Lok Sabha Question No. 2431 (UNSTARRED), answered on 2026-02-13
Subject: Sagarmala Projects
Ministry: PORTS, SHIPPING AND WATERWAYS
Asked by: Dr. Kirsan Namdeo

## GOVERNMENT OF INDIA MINISTRY OF PORTS, SHIPPING AND WATERWAYS

## LOK SABHA UNSTARRED QUESTION NO. 2431

## ANSWERED ON 13.02.2026

## SAGARMALA PROJECTS

2431.  DR. KIRSAN NAMDEO:

Will the Minister of PORTS, SHIPPING AND WATERWAYS be pleased to state:

## पȅन , पोत पįरवहन और जलमागŊ मंũी

(a) the details  of projects added, dropped or put on hold and projects re-scoped due to delays or infeasibility under Sagarmala Programme since its inception, year-wise; (b)  the  list  of  the  133  projects  which  are  in  development  stage,  including  original approval date, latest revised completion date and present stage of execution; (c) the details of original project cost and the latest estimated cost of all 131 projects that are still at the development stage; and (d)  the  number  of  Sagarmala  projects  that  have  been  delayed  by  more  than  three years solely due to land acquisition issues along with the cumulative cost escalation attributable to the said delays?

## ANSWER

## MINISTER OF PORTS, SHIPPING AND WATERWAYS (SHRI SARBANANDA SONOWAL)

(a)  to  (c)Since the  inception  of  the  Sagarmala scheme in  March  2015, 186  projects have  been  sanctioned  for  financial  assistanceby  Ministry  of  Ports,  Shipping  and Waterways. However, sanctions of 58 projects have been withdrawn from time to time in  terms  of Sagarmala funding guidelines to maintain fiscaldiscipline. No project has been  re-scoped  due  to  delay or non-feasibility. Year wise details of projects sanctioned and sanction withdrawn for funding under Sagarmala scheme is available at annexure-1.

At  present  128  projects  are  funded  Sagarmala  scheme.  Out  of  these,  78 projectshave been completed and 50 projects areunder implementation. The details of these  128  projects  including  sanction  date,  completion  date,  present  status  and project cost is available at annexure- 2.

(d) No project under Sagarmala scheme have delayed by more than three years onaccount of land acquisition and cost escalation.

## The year wise details of projects sanctioned and sanction withdrawn for funding under Sagarmala scheme:

| Financial Year      |   2015-16 |   2016-17 |   2017-18 |   2018-19 |   2019-20 |   2020-21 |   2021-22 |   2022-23 |   2023-24 |   2024-25 |   2025-26 |   Total |
|---------------------|-----------|-----------|-----------|-----------|-----------|-----------|-----------|-----------|-----------|-----------|-----------|---------|
| Projects sanctioned |         9 |        34 |        20 |        23 |         6 |        17 |        29 |        30 |         4 |         2 |        12 |     186 |
| Sanction withdrawn  |         0 |         0 |         0 |         0 |         0 |         0 |         0 |         0 |         0 |        55 |         3 |      58 |

## The details of 128 projects funded under Sagarmala scheme:

|   SI. No. | Project Name                                                                                                                           | State/UT                   | Sanction Date   | Completion date   | Project Status   |   Project cost (in ₹ crore) |
|-----------|----------------------------------------------------------------------------------------------------------------------------------------|----------------------------|-----------------|-------------------|------------------|-----------------------------|
|         1 | Providing separate approach way for cargo movement in Havelock jetty at Havelock                                                       | Andaman and Nicobar Island | 15/01/2021      | 31/12/2023        | Completed        |                       10.91 |
|         2 | Construction of coastal Berth at VPT                                                                                                   | Andhra Pradesh             | 01/04/2014      | 30/09/2017        | Completed        |                       43    |
|         3 | Construction of grade separator from H-7 area to Port connectivity Road by passing Convent Junction - Visakhapatnam Port               | Andhra Pradesh             | 27/02/2017      | 06/10/2020        | Completed        |                       46.34 |
|         4 | 2 to 4 laning of port road connectivity to NH - 5 -Phase II                                                                            | Andhra Pradesh             | 30/12/2015      | 30/09/2017        | Completed        |                       77    |
|         5 | DDUGKY Phase I Andhra Pradesh                                                                                                          | Andhra Pradesh             | 28/07/2016      | 30/09/2018        | Completed        |                        0.28 |
|         6 | Centre of Excellence in Maritime and Shipbuilding - CEMS - AP - 18 out of 24 Labs                                                      | Andhra Pradesh             | 30/10/2017      | 30/12/2018        | Completed        |                      574    |
|         7 | Construction of fishing harbour at Juvvaladinne in Nellore District                                                                    | Andhra Pradesh             | 18/03/2020      | 30/01/2025        | Completed        |                      288    |
|         8 | Improvement of Kakinada Anchorage Ports infrastructure in East Godavari district                                                       | Andhra Pradesh             | 02/06/2021      | 28/02/2024        | Completed        |                       73.34 |
|         9 | Recycling/Reuse of Sewage Treated Water from Sewarage Infrastructure Development Corporation of goa Ltd (SIDCGL) located at KatemBaina | Goa                        | 13/03/2024      | 15/06/2025        | Completed        |                        3.18 |

|   SI. No. | Project Name                                                                                 | State/UT   | Sanction Date   | Completion date   | Project Status   |   Project cost (in ₹ crore) |
|-----------|----------------------------------------------------------------------------------------------|------------|-----------------|-------------------|------------------|-----------------------------|
|        10 | Road circulation plan for ease of movement of break bulk cargo at Mormugao                   | Goa        | 20/09/2018      | 11/03/2019        | Completed        |                       19.35 |
|        11 | Full rake wagon handling line with paving 30m wide at Mormugao                               | Goa        | 26/09/2016      | 06/01/2019        | Completed        |                       17.65 |
|        12 | Removal of 2 No.s Mooring of Spiral in the area of Cruise Berth - Mormugao                   | Goa        | 25/02/2019      | 23/09/2019        | Completed        |                       13.87 |
|        13 | 2nd Full rake handling line RD 8A with 30m paving                                            | Goa        | 27/09/2019      | 21/10/2021        | Completed        |                        6.59 |
|        14 | Construction of an Up-Ramp at MPT Railway yard Baina.                                        | Goa        | 11/11/2020      | 30/11/2024        | Completed        |                       21.99 |
|        15 | Construction of 12m wide concrete road connecting berth 5 6 7 8 & 9 to new entry / exit road | Goa        | 09/02/2021      | 03/06/2023        | Completed        |                        9.51 |
|        16 | Balance Portion 4 Lane road connectivity to NH17 - for Mormugao Port                         | Goa        | 16/03/2024      | 30/01/2026        | Completed        |                      719    |
|        17 | Installation of 3 MWp Solar Power Plant with Virtual Net Metering on Turnkey Basis           | Goa        | 19/06/2025      | 21/05/2025        | Completed        |                       11.91 |
|        18 | Coastal jetty at Navlakhi for cement                                                         | Gujarat    | 27/02/2017      | 30/04/2025        | Completed        |                      108    |
|        19 | Capital Dredging work of Ro-Pax Ferry services between Gogha and Dahej in Gulf of Cambay.    | Gujarat    | 21/09/2016      | 30/10/2018        | Completed        |                      208.85 |
|        20 | Construction of RoRO/ Ro-Pax Facility at Hazira                                              | Gujarat    | 15/03/2021      | 30/12/2022        | Completed        |                       98.42 |
|        21 | Upgradation of Dredging of Ghogha                                                            | Gujarat    | 30/03/2022      | 30/11/2023        | Completed        |                       62.49 |

| SI. No.   | Project Name                                                                                                         | State/UT   | Sanction Date   | Completion date   | Project Status   | Project cost (in ₹ crore)   |
|-----------|----------------------------------------------------------------------------------------------------------------------|------------|-----------------|-------------------|------------------|-----------------------------|
|           | Channel, Turning Circle and Approach Channel to achieve depth of 7 meter".                                           |            |                 |                   |                  |                             |
| 22        | Third stage expansion including modernisation of the existing fishing harbour of Malpe in Udupi District in Karnatak | Karnataka  | 25/01/2017      | 30/12/2023        | Completed        | 50.00                       |
| 23        | Modernisation of the existing fishing harbour at Amadalli in Uttara Kannada                                          | Karnataka  | 29/12/2016      | 30/09/2018        | Completed        | 19.00                       |
| 24        | DDUGKY Phase I Karnataka                                                                                             | Karnataka  | 05/08/2016      | 30/09/2018        | Completed        | 1.53                        |
| 25        | Installation of Fire Fighting Equipment at Karwar Port                                                               | Karnataka  | 03/03/2022      | 30/07/2025        | Completed        | 18.21                       |
| 26        | Refurbishment and Capacity enhancement of Coastal liquid terminal -COT and NTB at CoPT                               | Kerala     | 24/04/2015      | 13/01/2018        | Completed        | 19.27                       |
| 27        | Construction of Multipurpose Coastal Berth at Kollam                                                                 | Kerala     | 21/11/2017      | 27/10/2020        | Completed        | 18.50                       |
| 28        | Construction of Fishing Harbour at Thalai in Kannur District                                                         | Kerala     | 29/12/2016      | 19/05/2018        | Completed        | 35.00                       |
| 29        | Construction of Mini Fishing HarbourChettuva in Thrissur District                                                    | Kerala     | 25/01/2017      | 30/12/2018        | Completed        | 30.00                       |
| 30        | Reconstruction of South Coal Berth at Cochin Port for handling chemicals                                             | Kerala     | 13/12/2019      | 17/08/2022        | Completed        | 19.30                       |
| 31        | Development of RORO facilities for handling propylene                                                                | Kerala     | 22/04/2022      | 30/06/2024        | Completed        | 12.46                       |

| SI. No.   | Project Name                                                                                                    | State/UT     | Sanction Date   | Completion date   | Project Status   | Project cost (in ₹ crore)   |
|-----------|-----------------------------------------------------------------------------------------------------------------|--------------|-----------------|-------------------|------------------|-----------------------------|
|           | and other cargo at Cochin Port                                                                                  |              |                 |                   |                  |                             |
| 32        | Passenger Jetty at Janjira Fort, Raigad District                                                                | Maharashtr a | 14/10/2022      | 30/01/2026        | Completed        | 121.23                      |
| 33        | Construction of break water at Mandwa                                                                           | Maharashtr a | 04/03/2016      | 15/07/2018        | Completed        | 72.14                       |
| 34        | Ro Ro service at Mandwa -Phase 2 of Mandwa port development                                                     | Maharashtr a | 26/09/2016      | 15/07/2018        | Completed        | 63.00                       |
| 35        | Construction of Ro- Ro jetties at Vasai                                                                         | Maharashtr a | 14/12/2016      | 09/02/2024        | Completed        | 6.73                        |
| 36        | Construction of approach jetty and sloping berth jetty and approach road to facilitate Ro Ro jetty at Bhayander | Maharashtr a | 14/12/2016      | 01/12/2020        | Completed        | 7.25                        |
| 37        | Construction of Ro Ro jetty atNarangi (Virar)                                                                   | Maharashtr a | 27/12/2016      | 30/10/2021        | Completed        | 6.75                        |
| 38        | Construction of jetties at Ghodbunder                                                                           | Maharashtr a | 22/12/2016      | 22/02/2024        | Completed        | 7.40                        |
| 39        | Construction of Ro Ro Jetty at Malvan Passenger Jetty at Sindhudurg Port in Maharashtra                         | Maharashtr a | 27/12/2016      | 15/10/2021        | Completed        | 10.63                       |
| 40        | Dredging in the Navigational Channel for Ro-Ro Pax Services at Mandwa                                           | Maharashtr a | 20/11/2017      | 15/07/2018        | Completed        | 16.54                       |
| 41        | Stage II expansion of Mirkawada Fishing Harbour in Ratnagiri                                                    | Maharashtr a | 29/12/2016      | 31/03/2020        | Completed        | 75.00                       |
| 42        | DDUGKY Phase I Maharashtra                                                                                      | Maharashtr a | 28/07/2016      | 30/06/2019        | Completed        | 5.50                        |
| 43        | Centre of Excellence in Maritime and Shipbuilding -CEMS - Maharashtra-6 out of 24 Labs                          | Maharashtr a | 30/10/2017      | 28/02/2019        | Completed        | 191.00                      |
| 44        | Construction of passenger boat                                                                                  | Maharashtr a | 17/08/2020      | 17/04/2017        | Completed        | 7.68                        |

| SI. No.   | Project Name                                                                                                             | State/UT     | Sanction Date   | Completion date   | Project Status   | Project cost (in ₹ crore)   |
|-----------|--------------------------------------------------------------------------------------------------------------------------|--------------|-----------------|-------------------|------------------|-----------------------------|
|           | landing jetty at KanhojiAngre Island                                                                                     |              |                 |                   |                  |                             |
| 45        | Construction of Coastal Berth at JNPT                                                                                    | Maharashtr a | 22/09/2017      | 31/03/2021        | Completed        | 143.00                      |
| 46        | Construction of Fishing Harbor at Karanja, Raigad district                                                               | Maharashtr a | 13/08/2018      | 15/09/2023        | Completed        | 149.80                      |
| 47        | Construction of Tourism jetty at Belapur                                                                                 | Maharashtr a | 23/07/2018      | 30/09/2021        | Completed        | 6.50                        |
| 48        | Construction of tourism Jetty at Veldur, Distt.- Ratnagiri                                                               | Maharashtr a | 18/07/2018      | 31.06.24          | Completed        | 7.06                        |
| 49        | Construction of Ro- Ro Jetty at AmbadaveShigwan in Raigad District                                                       | Maharashtr a | 23/07/2018      | 31/07/2024        | Completed        | 7.37                        |
| 50        | 'Construction of Approach road to Kharwadeshwari Jetty in District Palghar                                               | Maharashtr a | 26/03/2019      | 30/01/2020        | Completed        | 15.00                       |
| 51        | Construction of Third Chemical Berth at Pirpau, MbPT                                                                     | Maharashtr a | 27/01/2022      | 27/09/2024        | Completed        | 161.00                      |
| 52        | SCADA and PLC automation system at Marine Oil Terminal at Mumbai Port                                                    | Maharashtr a | 04/05/2022      | 31/07/2024        | Completed        | 22.77                       |
| 53        | DDUGKY Phase I Odisha                                                                                                    | Odisha       | 01/08/2016      | 31/10/2019        | Completed        | 3.72                        |
| 54        | Capital Dredging for Puducherry Port                                                                                     | Puducherry   | 30/03/2018      | 31/12/2022        | Completed        | 27.65                       |
| 55        | Development and Operation of a full- fledged Truck Parking Terminal adjacent to NH7A opposite to Fisheries college at V. | Tamil Nadu   | 24/03/2016      | 06/12/2017        | Completed        | 23.69                       |
| 56        | Coastal berth with dredged depth of                                                                                      | Tamil Nadu   | 23/06/2015      | 19/12/2017        | Completed        | 36.00                       |

| SI. No.   | Project Name                                                                                                                                                                  | State/UT   | Sanction Date   | Completion date   | Project Status   | Project cost (in ₹ crore)   |
|-----------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------|-----------------|-------------------|------------------|-----------------------------|
|           | 10.0m to handle vessels up to 15000 DWT -length 150m at VoCPT                                                                                                                 |            |                 |                   |                  |                             |
| 57        | Coastal Cargo Berth at ChPT                                                                                                                                                   | Tamil Nadu | 2015-16         | 21/11/2019        | Completed        | 80.00                       |
| 58        | Construction of Breakwater both in North and South side of entrance channel- Berth-1- Berth-2 and Capital Dredging at Cuddalore Port -From entrance channel till cargo berths | Tamil Nadu | 27/02/2017      | 30/09/2023        | Completed        | 135.00                      |
| 59        | Development of paved storage yard at Chennai Port for handling export cargo                                                                                                   | Tamil Nadu | 16/02/2018      | 16/06/2023        | Completed        | 51.46                       |
| 60        | Construction of Bunker berth at Chennai Port                                                                                                                                  | Tamil Nadu | 23/02/2018      | 31/01/2023        | Completed        | 44.00                       |
| 61        | Construction of a fishing harbour at Poompuhar in Nagapattinam District                                                                                                       | Tamil Nadu | 26/12/2016      | 31/08/2019        | Completed        | 148.00                      |
| 62        | Expansion of fishing harbour at Chinnamuttomin Kanyakumari District                                                                                                           | Tamil Nadu | 25/01/2017      | 30/09/2016        | Completed        | 74.00                       |
| 63        | DDUGKY Phase I Tamil Nadu                                                                                                                                                     | Tamil Nadu | 09/08/2016      | 30/09/2018        | Completed        | 2.94                        |
| 64        | Construction of widening the Korampallam Surplus course bridge and rail over bridge -RoB including widening of road from western boundary to TTPS                             | Tamil Nadu | 07/10/2020      | 20/02/2021        | Completed        | 41.55                       |
| 65        | Dredging the dock basin for coastal cargo berth at VOCPT -Dredging in                                                                                                         | Tamil Nadu | 21/11/2017      | 21/04/2018        | Completed        | 98.00                       |

| SI. No.   | Project Name                                                                                                                   | State/UT    | Sanction Date   | Completion date   | Project Status   | Project cost (in ₹ crore)   |
|-----------|--------------------------------------------------------------------------------------------------------------------------------|-------------|-----------------|-------------------|------------------|-----------------------------|
|           | front of dedicated coastal berth                                                                                               |             |                 |                   |                  |                             |
| 66        | National Technology Centre for Ports, Waterways and Coasts (NTCPWC) at IIT Madras.                                             | Tamil Nadu  | 30/06/2018      | 30/09/2022        | Completed        | 77.03                       |
| 67        | Fishing harbor at Mookaiyur in Ramanathapuram district                                                                         | Tamil Nadu  | 19/07/2018      | 30/08/2019        | Completed        | 113.90                      |
| 68        | Construction of fish landing centre at Kunthukal in Ramanathapuram District of Tamil Nadu.                                     | Tamil Nadu  | 27/02/2019      | 14/09/2020        | Completed        | 74.00                       |
| 69        | Modern elevated steel bridge for safe trasport of tourists from Vivekananda Rock to Thiruvalluvur statue                       | Tamil Nadu  | 17/12/2020      | 31/01/2025        | Completed        | 37.00                       |
| 70        | Development of Buffer Parking yard for Trailers / Trucks at the backup areas of Berth No. 24B(BD-II) in Chennai Port Authority | Tamil Nadu  | 13/03/2024      | 10/02/2025        | Completed        | 49.06                       |
| 71        | RoB cum Flyover at Ranichak level crossing at KoPT                                                                             | West Bengal | 24/11/2015      | 28/12/2020        | Completed        | 127.80                      |
| 72        | Improvement of road connectivity to facilitate trade and port users at KoPT                                                    | West Bengal | 27/09/2016      | 18/04/2023        | Completed        | 13.52                       |
| 73        | Upgradation of the track 10-12-14-16-18- 19-20-21- 22 and 23 at EJC yard of KoPT                                               | West Bengal | 27/09/2016      | 30/06/2018        | Completed        | 47.00                       |
| 74        | Upgrade of existing rail network at Kolkata Dock System                                                                        | West Bengal | 05/10/2016      | 10/01/2018        | Completed        | 9.00                        |
| 75        | 2nd Railway Line                                                                                                               | West        | 01/02/2016      | 03/08/2021        | Completed        | 117.00                      |

| SI. No.   | Project Name                                                                                                                                       | State/UT                   | Sanction Date   | Completion date   | Project Status        | Project cost (in ₹ crore)   |
|-----------|----------------------------------------------------------------------------------------------------------------------------------------------------|----------------------------|-----------------|-------------------|-----------------------|-----------------------------|
|           | from Durgachak take off point to 'A' cabin at Durgachak at HDC                                                                                     | Bengal                     |                 |                   |                       |                             |
| 76        | Improvement of road connectivity to facilitate trade and port users at KoPT, Phase-2                                                               | West Bengal                | 24/09/2018      | 18/03/2023        | Completed             | 87.91                       |
| 77        | Design, Engineering & Construction for Rehabilitation of No.7, NSD Old Berth including Development of Backyard at N.S. Dock of KDS - SMP, Kolkata' | West Bengal                | 12/07/2022      | 01/09/2024        | Completed             | 80.74                       |
| 78        | Anti-erosion work on the left bank of river Hooghly/ Bhagirathi Block & P.S. Kalyani, Nadia district, Kolkata (WB)                                 | West Bengal                | 23/03/2023      | 28/02/2025        | Completed             | 14.99                       |
| 79        | DDUGKY Phase II Andaman & Nicobar Islands                                                                                                          | Andaman and Nicobar Island | 24/08/2021      | 31/03/2026        | Under Implement ation | 7.09                        |
| 80        | Development of Sea Port Terminal at Havelock SwarajDweep                                                                                           | Andaman and Nicobar Island | 14/01/2021      | 30/04/2026        | Under Implement ation | 24.98                       |
| 81        | Modernisation of Visakhapatnam Fishing Harbour                                                                                                     | Andhra Pradesh             | 30/03/2022      | 30/11/2026        | Under Implement ation | 178.51                      |
| 82        | DDUGKY Phase II Andhra Pradesh                                                                                                                     | Andhra Pradesh             | 12/03/2019      | 31/03/2026        | Under Implement ation | 5.98                        |
| 83        | Augmentation of Firefighting facilities at Berth no. 8 of MgPA on Turnkey basis                                                                    | Goa                        | 05/06/2025      | 31/03/2026        | Under Implement ation | 17.76                       |
| 84        | International & Domestic Cruise                                                                                                                    | Goa                        | 15/07/2020      | 31/03/2026        | Under Implement       | 87.44                       |

| SI. No.   | Project Name                                                                              | State/UT     | Sanction Date   | Completion date   | Project Status        | Project cost (in ₹ crore)   |
|-----------|-------------------------------------------------------------------------------------------|--------------|-----------------|-------------------|-----------------------|-----------------------------|
|           | Terminal and Ferry Terminal at Mormugao Port, Goa                                         |              |                 |                   | ation                 |                             |
| 85        | Construction of Ro- Ro/ Ro-Pax facility at Muldwarka                                      | Gujarat      | 03/11/2021      | 31/12/2026        | Under Implement ation | 90.49                       |
| 86        | DDUGKY Phase II Gujarat                                                                   | Gujarat      | 04/07/2019      | 31/03/2026        | Under Implement ation | 10.85                       |
| 87        | National Maritime Heritage Complex, Lothal                                                | Gujarat      | 25/02/2019      | 31/03/2026        | Under Implement ation | 573.12                      |
| 88        | Construction of fishing harbor at Mangrol (Phase-III), Junagarh                           | Gujarat      | 16/10/2017      | 31/03/2026        | Under Implement ation | 158.00                      |
| 89        | Occupational Safety and Health Training in Alang                                          | Gujarat      | 20/09/2016      | 31/03/2026        | Under Implement ation | 30.00                       |
| 90        | DDUGKY Phase II Karnataka                                                                 | Karnataka    | 29/02/2024      | 31/03/2026        | Under Implement ation | 2.18                        |
| 91        | Development of Fishing Harbour at Kulai                                                   | Karnataka    | 28/02/2018      | 31/12/2026        | Under Implement ation | 196.51                      |
| 92        | Development of existing fish landing center at HejamadiKodiin Udupi district of Karnataka | Karnataka    | 13/08/2018      | 31/03/2026        | Under Implement ation | 138.60                      |
| 93        | Construction of coastal cargo berth at Old Mangaluru Port                                 | Karnataka    | 14/09/2017      | 31/03/2026        | Under Implement ation | 65.00                       |
| 94        | DDUGKY Phase II Kerala                                                                    | Kerala       | 12/03/2019      | 31/03/2026        | Under Implement ation | 25.46                       |
| 95        | Modernization and up-gradation of Cochin Fishing Harbour                                  | Kerala       | 11/03/2022      | 30/09/2026        | Under Implement ation | 169.17                      |
| 96        | DDUGKY Phase II Maharashtra                                                               | Maharashtr a | 21/10/2019      | 31/03/2026        | Under Implement ation | 15.11                       |

|   SI. No. | Project Name                                                                                                              | State/UT     | Sanction Date   | Completion date   | Project Status        |   Project cost (in ₹ crore) |
|-----------|---------------------------------------------------------------------------------------------------------------------------|--------------|-----------------|-------------------|-----------------------|-----------------------------|
|        97 | Modernization of existing Fishing Harbor at Sassoon Dock, Mumbai                                                          | Maharashtr a | 02/04/2016      | 30/05/2026        | Under Implement ation |                       92.52 |
|        98 | Development of Fishing Harbour at Mallet Bunder, Mazgaon                                                                  | Maharashtr a | 20/01/2022      | 31/03/2026        | Under Implement ation |                       96.6  |
|        99 | Development of Ro- Ro Service at Rewas                                                                                    | Maharashtr a | 03/08/2020      | 30/06/2026        | Under Implement ation |                       21.66 |
|       100 | Construction of Ro- Pax jetty and Terminal at Mora, Distt. Raigad                                                         | Maharashtr a | 06/08/2021      | 30/04/2026        | Under Implement ation |                       82.92 |
|       101 | Construction of fishing harbour at Anandwadi (Deogad) in Sindhudurg District                                              | Maharashtr a | 28/03/2018      | 30/05/2026        | Under Implement ation |                       88.44 |
|       102 | Construction of Approach Jetty and sloping berth jetty and Approach Road to facilitate Ro-Ro Jetty at Manori, Maharashtra | Maharashtr a | 14/12/2016      | 31/03/2026        | Under Implement ation |                        6.59 |
|       103 | Construction of jetty at Arnala fort- Tal Vasai- Dist. Thane                                                              | Maharashtr a | 25/09/2020      | 31/03/2026        | Under Implement ation |                        9.94 |
|       104 | Up- gradation/modernizati on of International Cruise Terminal at Indira Dock, Mumbai                                      | Maharashtr a | 27/01/2017      | 31/03/2026        | Under Implement ation |                      363.3  |
|       105 | Tourism Jetty at Kashid in Raigad District                                                                                | Maharashtr a | 30/03/2018      | 31/03/2026        | Under Implement ation |                       99.82 |
|       106 | DDUGKY Phase II Odisha                                                                                                    | Odisha       | 11/02/2025      | 31/03/2026        | Under Implement ation |                       22.83 |
|       107 | Ro-pax Jetty and allied infrastructure connecting Kaninali in Bhadrak District                                            | Odisha       | 05/04/2021      | 10/03/2026        | Under Implement ation |                      136.98 |

| SI. No.   | Project Name                                                                                                                            | State/UT   | Sanction Date   | Completion date   | Project Status        | Project cost (in ₹ crore)   |
|-----------|-----------------------------------------------------------------------------------------------------------------------------------------|------------|-----------------|-------------------|-----------------------|-----------------------------|
|           | &Talchua in Kendrapada District".                                                                                                       |            |                 |                   |                       |                             |
| 108       | Modernization and upgradation of Paradip Fishing Harbour                                                                                | Odisha     | 03/01/2022      | 19/07/2026        | Under Implement ation | 99.75                       |
| 109       | Construction of fishing harbor at Chandipur (Balaramagadi) in Balasore district, Odisha.                                                | Odisha     | 06/08/2018      | 31/03/2026        | Under Implement ation | 49.94                       |
| 110       | Ro-pax Jetty and allied infrastructure connecting Balugaon in Khurda District &KrishnaprasadGada in Puri District                       | Odisha     | 21/09/2020      | 31/03/2026        | Under Implement ation | 37.02                       |
| 111       | DDUGKY Phase II Puducherry                                                                                                              | Puducherry | 14/02/2022      | 31/03/2026        | Under Implement ation | 2.22                        |
| 112       | Upgradation of Nagapattinam Port Infrastructure for the passenger ferry service from Nagapattinam (India) to Kankesanthurai (Sri Lanka) | Tamil Nadu | 21/08/2024      | 10/05/2026        | Under Implement ation | 10.47                       |
| 113       | Creation of Berthing facilities for the tourist vessels at Agni Theertham, Tamil Nadu                                                   | Tamil Nadu | 07/03/2023      | 20/03/2026        | Under Implement ation | 7.58                        |
| 114       | Creation of additional berthing facilities for the tourist vessels at VilloondiTheertham, Tamil Nadu                                    | Tamil Nadu | 08/02/2023      | 20/03/2026        | Under Implement ation | 3.66                        |
| 115       | DDUGKY Phase II Tamil Nadu                                                                                                              | Tamil Nadu | 27/03/2019      | 31/03/2026        | Under Implement ation | 10.67                       |
| 116       | Modernization and up-gradation of                                                                                                       | Tamil Nadu | 22/02/2022      | 30/06/2026        | Under Implement       | 97.95                       |

| SI. No.   | Project Name                                                                                                                     | State/UT     | Sanction Date   | Completion date   | Project Status        | Project cost (in ₹ crore)   |
|-----------|----------------------------------------------------------------------------------------------------------------------------------|--------------|-----------------|-------------------|-----------------------|-----------------------------|
|           | Chennai Fishing Harbour                                                                                                          |              |                 |                   | ation                 |                             |
| 117       | Development of Passenger jetty at Kanyakumari                                                                                    | Tamil Nadu   | 23/03/2018      | 27/02/2026        | Under Implement ation | 20.00                       |
| 118       | Setting up of Centre for Inland and Coastal Maritime Technology (CICMT) at Indian Institute of Technology, Kharagpur             | West Bengal  | 07/03/2019      | 30/03/2026        | Under Implement ation | 69.20                       |
| 119       | Development of River Cruise terminal and river tourism facility along with riverfront beautification works at KDS, SMP, Kolkata' | West Bengal  | 11/08/2025      | 30/02/2027        | Under Implement ation | 75.82                       |
| 120       | Augmentation of Firefighting facilities at Pir Pau Terminal of Mumbai Port                                                       | Maharashtr a | 30/09/2025      | 31/01/2026        | Under Implement ation | 52.69                       |
| 121       | Construction of Approach road to Narangi Jetty                                                                                   | Maharashtr a | 17/10/2025      | 30/01/2026        | Under Implement ation | 29.41                       |
| 122       | Construction of four EXIM Godowns and concrete roads around EXIM Godowns at Chennai Port                                         | Tamil Nadu   | 25/11/2025      | 31/05/2026        | Under Implement ation | 54.34                       |
| 123       | Development of paved storage yard at marshalling yard and JD (east) back up area for handling EXIM cargoes                       | Tamil Nadu   | 25/11/2025      | 31/05/2026        | Under Implement ation | 45.90                       |
| 124       | Smart Lighting on Willingdon Island                                                                                              | Kerala       | 25/11/2025      | 30/04/2026        | Under Implement ation | 2.01                        |
| 125       | 2.3 MWp roof mounted grid connected solar                                                                                        | West Bengal  | 24/11/2025      | 31/03/2026        | Under Implement ation | 30.70                       |

| SI. No.   | Project Name                                                                                                                                                                            | State/UT    | Sanction Date   | Completion date   | Project Status        | Project cost (in ₹ crore)   |
|-----------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------|-----------------|-------------------|-----------------------|-----------------------------|
|           | power plant at Khidderpre Dock-II                                                                                                                                                       |             |                 |                   |                       |                             |
| 126       | Extension and Improvement of Loading Platform of full rake No.8 and modification to railway infrastructure for Handling two rakes simultaneously at Line No. 08 and 8A at Mormugao Port | Goa         | 02/12/2025      | 31/07/2026        | Under Implement ation | 12.58                       |
| 127       | Revamping/upgradati on of 6 roads in port operational areas of KDS under SMPA                                                                                                           | West Bengal | 11/12/2025      | 31/03/2026        | Under Implement ation | 19.35                       |
| 128       | Creation of additional birthing and Land side facilities at Chellanam Fishing Harbor in Kerala                                                                                          | Kerala      | 19/12/2025      | 31/03/2027        | Under Implement ation | 7.65                        |
|           | Total                                                                                                                                                                                   |             |                 |                   |                       | 8,936                       |

*****