Lok Sabha Question No. 3057 (UNSTARRED), answered on 2015-12-17
Subject: Civil Aviation Schemes
Ministry: CIVIL AVIATION
Asked by: ASHOK MAHADEORAO NETE

## 3057.

Will the Minister of CIVIL AVIATION

- (b) the progress made in these Schemes so and far;

be pleased to state:-

- (2) the details % the civil aviation schemes started in Maharashtra during the last Five Year Plan;
2. whether the work on these schemes is going O aS per the time frame fixed and if s0, the details thereof with the funds sanctioned and spent on these schemes during the said period? along

## ANSWER

Minister of State in the Ministry of CIVIL AVIATION

(Dr Mahesh Sharma)

(a) to (c) The details of the civil aviation schemes started in Maharashtra during the last Five Year Plan is at Annexure I.

## GOVERNMENT OF INDIA MINISTRY OF CIVIL AVIATION LOK SABHA UNSTARRED QUESTION NO. : 3057

(To be answered on the December 2015) 17th

## CIVIL AVIATION SCHEMES

Annexure-

| SL No.   | State           | Airport     | Name of Work                                                                                                                                                |   AJA & EIS Amount | Date of start   | Year of start   | Stip DOC   | ActualiPro b Date of   | Year of completion   | Present Status      |   Award Amount |   Cum Exp |
|----------|-----------------|-------------|-------------------------------------------------------------------------------------------------------------------------------------------------------------|--------------------|-----------------|-----------------|------------|------------------------|----------------------|---------------------|----------------|-----------|
|          | Maharashtra     | Aurangabad  | Extension of Runway                                                                                                                                         |              25.68 | 26.04.08        | 2008-09         | 26.02.09   | 30.01.10               | 2009-10              | Completed           |          17.58 |     16.36 |
| 2        | Maharashtra     | Aurangabad  | Construction of Apron                                                                                                                                       |              99.6  | 23.07.06        | 2006-07         | 23.01.07   | 31.01.08               | 2007-08              | Completed           |           5.59 |      7.55 |
| 3        | Maharashtra     | {Aurangabad | Construction of new terminal building, control tower height at appropriate location                                                                         |              99.6  | 21.01.07        | 2006-07         | 21.07.08   | 15.12.08               | 2008-09              | Completed           |          59.34 |     59.24 |
|          | Maharashira     | Goridia     |                                                                                                                                                             |             108.07 | 15.04.09        | 2008-09         | 1404.09    |                        | 2010-1               | Completed           |          10.69 |     11.61 |
| 5        | Maharashtra     | Gondia      | Construction 0f New Passenger   lounge, Control Fire Station, Boundary Wall, Residential Quarters and other ancillary works                                 |             108.07 | 29.11.07        | 2007-08         | 28.08.08   | 15.11.09               | 2009-10              | Completed           |          41.75 |     42.35 |
| 6        | Maharashtra     | Gondia      | Construction of NIATAM gondia                                                                                                                               |              52.33 | 19.01.09        | 2008-09         | 18.01.10   | 28.02.11               | 2010-11              | Compieted           |          41.21 |     44.1  |
|          | Maharashtra     | Gondia      | Construction of second module of passerger lounge and allied works                                                                                          |              12.98 | 13.1210         | 2010-11         | 12.11.11   | 29.02.12               | 2011-12              | Completed           |          12.41 |     12.41 |
| 8        | Maharashtra     | Gondia      | Extension oi runway, parallei taxi track, boundary wall & allied works gondia                                                                               |              48.26 | 13.12.10        | 2010-11         | 12.03.12   | 31.03.13               | 2012-13              | Completed           |          34.49 |     30.08 |
| 9        | IMaharashtra    | Mumbai      | Construction of operational office buiiding for Airports Authority of India, Bureau of Civil Aviation  Security at Mumbai Airport                           |              65.91 | 23.06.13        | 2013-14         | 22.12.15   | 31.03.16               | WIP                  | Progrese 61.71% Phy |          37.28 |     23    |
|          | 10 IMaharashtra | Nagpur      | Expenssion & Modification of Terminal Building for IInternational Operations                                                                                |              79.03 | 18.06.06        | 2006-07.        | 17.07.07   | 31.08.08               | 2008-09              | Completed           |          35.13 |     45.72 |
| 11       | Maharashtra     | Pune        | Expansion and modification to Terminal building for international operations at CE: Pune. (Phase-Il)                                                        |              96.3  | 06.03.08        | 2007-08         | 20.10.08   | 31.12.10               | 2010-11              | Completed           |          77.92 |     69.61 |
|          | 12 Maharashtra  | Pune        | Clo hangars & CIP lounge cum admin block, tensiie canopy and concessionaries block in front of terminal Building including Electrical Works at Pune airport |              14.31 | 29.06.12        | 2012-13         | 28.07.13   | 31.03.15               | 2014-15              | Completed           |          24.4  |     22    |
|          | 13 Maharashtra  | Pune        | Construction Of parallel taxiway                                                                                                                            |              17.13 | 29.01.07        | 2006-07         | 18.10.07   | 21.07.08               | 2008-09              | Completed           |          13.69 |     17.27 |
| 14       | Maharashtra     | Pune        | Expansion & Strnghening of Existing Apron                                                                                                                   |               7.97 | 13.11.06        | 2006-07         | 12.07.07   | 21.07.08               | 2008-09              | Completed           |           6.63 |      7.16 |

1

Doc stip

Sh