Lok Sabha Question No. 1970 (UNSTARRED), answered on 2025-12-11
Subject: Bharatmala Pariyojana Projects in Tamil Nadu
Ministry: ROAD TRANSPORT AND HIGHWAYS
Asked by: Shri Eswarasamy K

- (a)

## GOVERNMENT OF INDIA

## MINISTRY OF ROAD TRANSPORT AND HIGHWAYS

## LOK SABHA UNSTARRED QUESTION NO. 1970 ANSWERED ON 11 TH  DECEMBER, 2025

## BHARATMALA PARIYOJANA PROJECTS IN TAMIL NADU

1970.  SHRI ESWARASAMY K:
2. Will the Minister of ROAD TRANSPORT AND HIGHWAYS सड़क परिवहन औि िाजमार्ग मंत्री be pleased to state: (a) the  details  of  projects  sanctioned  under  the  Bharatmala  Pariyojana scheme  including  the  total  length  and  financial  allocation  for  each  State, State-wise; (b) the  total  budget  allocated  and  expenditure  incurred  so  far  for  the Bharatmala Pariyojana projects in Tamil Nadu, project-wise; (c) the  present  status  and  timeline  fixed  for  completion  of  each  of  these projects in Tamil Nadu, project-wise; and the current stage of progress, funds allocated and utilised and expected date  of  completion  of  the  Pollachi-Kamalapuram  four-lane  highway  being
3. (d) constructed via Madathukulam and Oddanchatram?

## ANSWER

## THE MINISTER OF ROAD TRANSPORT AND HIGHWAYS (SHRI NITIN JAIRAM GADKARI)

The details are at Annexure A.

- (b) & (c) The details are Annexure B.
- (d) The details are Annexure C.

ANNEXURE A

ANNEXURE REFERRED TO IN REPLY TO PART (a) OF LOK SABHA UNSTARRED QUESTION NO. 1970 ANSWERED ON 11 TH  DECEMBER, 2025 ASKED BY SHRI ESWARASAMY  K  REGARDING  'BHARATMALA  PARIYOJANA  PROJECTS  IN TAMIL NADU'.

## State Wise Progress Details for Bharatmala Pariyojana

| State            | Length Awarded (km)   | Length Constructed till October, 2025 (km)   |
|------------------|-----------------------|----------------------------------------------|
| Andhra Pradesh   | 1,936                 | 1,352                                        |
| Assam            | 431                   | 411                                          |
| Bihar            | 1,159                 | 716                                          |
| Chhattisgarh     | 471                   | 353                                          |
| Delhi            | 203                   | 190                                          |
| Goa              | 26                    | 26                                           |
| Gujarat          | 1,194                 | 1,031                                        |
| Haryana          | 1,058                 | 984                                          |
| Himachal Pradesh | 167                   | 116                                          |
| Jammu & Kashmir  | 251                   | 157                                          |
| Jharkhand        | 801                   | 515                                          |
| Karnataka        | 1,603                 | 1,176                                        |
| Kerala           | 708                   | 517                                          |
| Madhya Pradesh   | 2,017                 | 1,691                                        |
| Maharashtra      | 2,174                 | 1,960                                        |
| Manipur          | 635                   | 511                                          |
| Meghalaya        | 170                   | 137                                          |
| Mizoram          | 593                   | 524                                          |
| Nagaland         | 208                   | 163                                          |
| Odisha           | 967                   | 932                                          |
| Punjab           | 1,553                 | 768                                          |
| Rajasthan        | 2,360                 | 2,258                                        |
| Tamil Nadu       | 1,476                 | 1,308                                        |
| Telangana        | 1,026                 | 874                                          |
| Tripura          | 94                    | 69                                           |
| Uttar Pradesh    | 2,495                 | 2,084                                        |
| Uttarakhand      | 264                   | 177                                          |
| West Bengal      | 385                   | 350                                          |
| Total            | 26,425                | 21,351                                       |

## ANNEXURE B

ANNEXURE  REFERRED  TO  IN  REPLY  TO  PART  (b)  AND  (c)  OF  LOK  SABHA UNSTARRED  QUESTION  NO.  1970  ANSWERED  ON  11 TH   DECEMBER,  2025 ASKED  BY  SHRI  ESWARASAMY  K  REGARDING  'BHARATMALA  PARIYOJANA PROJECTS IN TAMIL NADU'.

| Details of projects taken up under Bharatmala Pariyojana in Tamil Nadu and their status as on 30.11.2025   | Details of projects taken up under Bharatmala Pariyojana in Tamil Nadu and their status as on 30.11.2025   | Details of projects taken up under Bharatmala Pariyojana in Tamil Nadu and their status as on 30.11.2025   | Details of projects taken up under Bharatmala Pariyojana in Tamil Nadu and their status as on 30.11.2025   | Details of projects taken up under Bharatmala Pariyojana in Tamil Nadu and their status as on 30.11.2025   | Details of projects taken up under Bharatmala Pariyojana in Tamil Nadu and their status as on 30.11.2025   | Details of projects taken up under Bharatmala Pariyojana in Tamil Nadu and their status as on 30.11.2025   | Details of projects taken up under Bharatmala Pariyojana in Tamil Nadu and their status as on 30.11.2025                                                    | Details of projects taken up under Bharatmala Pariyojana in Tamil Nadu and their status as on 30.11.2025   |
|------------------------------------------------------------------------------------------------------------|------------------------------------------------------------------------------------------------------------|------------------------------------------------------------------------------------------------------------|------------------------------------------------------------------------------------------------------------|------------------------------------------------------------------------------------------------------------|------------------------------------------------------------------------------------------------------------|------------------------------------------------------------------------------------------------------------|-------------------------------------------------------------------------------------------------------------------------------------------------------------|------------------------------------------------------------------------------------------------------------|
| Sl. No.                                                                                                    | Corridor name                                                                                              | Project Name                                                                                               | Projec t Leng th (km)                                                                                      | Total C apital Cost (Rs. Cr.)                                                                              | Appoi nted Date                                                                                            | Physical P rogress (%) as on (30.11. 2025)                                                                 | Scheduled Revised date of completion                                                                                                                        | Expenditure Till November 2025 (Rs. Cr.)                                                                   |
| Projects under Bharatmala                                                                                  | Projects under Bharatmala                                                                                  | Projects under Bharatmala                                                                                  | Projects under Bharatmala                                                                                  | Projects under Bharatmala                                                                                  | Projects under Bharatmala                                                                                  | Projects under Bharatmala                                                                                  | Projects under Bharatmala                                                                                                                                   | Projects under Bharatmala                                                                                  |
| 1                                                                                                          | Bengaluru - Che nnai EXP                                                                                   | Bangalore-Chennai E XP from km 156+000 (Gudipala) - 180+000 ( Walajahpet), PKG-I                           | 24                                                                                                         | 1,482                                                                                                      | 30.05. 2022                                                                                                | 92%                                                                                                        | 15.01.2026                                                                                                                                                  | 1,374                                                                                                      |
| 2                                                                                                          | Bengaluru - Che nnai EXP                                                                                   | Bangalore-Chennai E XP from km 180+000 (Walajahpet) - 204+50 0 (Arakkonam), PKG-I I                        | 25                                                                                                         | 1,107                                                                                                      | 16.07. 2022                                                                                                | 93%                                                                                                        | 31.01.2026                                                                                                                                                  | 788                                                                                                        |
| 3                                                                                                          | Bengaluru - Che nnai EXP                                                                                   | Bangalore-Chennai E XP from km 204+500 (Arakkonam) - 230+00 0 (Kanchepuram), PK G-III                      | 26                                                                                                         | 1,525                                                                                                      | 08.08. 2022                                                                                                | 54%                                                                                                        | Work stopped si nce May, 2025 d ue to financial c onstraints of Concessionaire. Intention to Ter minate Notice to the Concessiona ire given on 10.1 1.2025. | 767                                                                                                        |
| 4                                                                                                          | Bengaluru - Che nnai EXP                                                                                   | Bangalore-Chennai E XP from km 230+000 (Kanchepuram) - 262 +100, PKG-IV                                    | 32                                                                                                         | 3,606                                                                                                      | 11.07. 2022                                                                                                | 83%                                                                                                        | 30.04.2026                                                                                                                                                  | 1,666                                                                                                      |
| 5                                                                                                          | Bengaluru - Che nnai                                                                                       | Bangalore Ring Road -STRR (Tamil Nadu Po rtion - Hosur - Sarjapu ra)                                       | 36                                                                                                         | 1,261                                                                                                      | 18.05. 2023                                                                                                | 76%                                                                                                        | 31.05.2026                                                                                                                                                  | 591                                                                                                        |
| 6                                                                                                          | Bengaluru - Che nnai                                                                                       | 6 laning of Sriperamb adur - Karaipettai sec tion of NH-4 in Tamil Nadu                                    | 34                                                                                                         | 1,315                                                                                                      | 27.01. 2025                                                                                                | 18%                                                                                                        | 27.10.2026 (Earlier contract foreclosed and b alance work aw arded to M/s. P& C. Old contract or completed 17 Km)                                           | 897.51                                                                                                     |

|   7 | Bengaluru - Che nnai                    | 6 laning of Karaipetta i - Walajahpet section of NH-4 in Tamil Nad u                                                                                      |   36 | 767   | 11.02. 2019   | 94%   | 31.12.2025               | 600   |
|-----|-----------------------------------------|-----------------------------------------------------------------------------------------------------------------------------------------------------------|------|-------|---------------|-------|--------------------------|-------|
|   8 | Bengaluru - Che nnai                    | 6L of Maduravoyal - S riperumbudur Section from Km. 13+800 - K m. 37+000 of NH-4 th rough NH-GoTN                                                         |   23 | 463   | 14.02. 2022   | 100%  | Completed on 27 .12.2024 | 368   |
|   9 | Madurai - Kkum ari (NS)                 | Madurai Ring Road (P hase 1)                                                                                                                              |   30 | 900   | 16.03. 2020   | 88%   | 31.01.2026               | 752   |
|  10 | Bengaluru - Coi mbatore                 | Hosur - Dharmapuri (P kg 1)                                                                                                                               |   23 | 1,757 | 26.10. 2022   | 79%   | 31.03.2026               | 1,391 |
|  11 | Bengaluru - Coi mbatore                 | Hosur - Dharmapuri (P kg 2)                                                                                                                               |   37 | 1,244 | 07.12. 2021   | 83%   | 31.12.2025               | 656   |
|  12 | Bengaluru - Coi mbatore                 | Hosur - Dharmapuri (P kg 3)                                                                                                                               |   34 | 1,540 | 22.08. 2021   | 100%  | Completed on 30 .03.2024 | 1,036 |
|  13 | Solapur - Kurno ol - Chennai            | Chittoor - Thatchur fr om Km 96+040 (Pond avakkam) - Km 116+1 00 (Kannigaipair) Pac kage 4                                                                |   20 | 1,360 | 24.01. 2023   | 31%   | 31.07.2026               | 353   |
|  14 | Chittoor - Nagar i                      | Chittoor - Thatchur fr om Km 43+800 (Kum arajapet) - Km 61+38 0 (Veera Kaveri Raja Puram) Package 2                                                       |   18 | 703   | 30.10. 2023   | 90%   | 31.12.2025               | 360   |
|  15 | Chennai - Madu rai                      | 8L of Guduvanchery ( Km 38+000) - Maraim alai Nagar (km 42+00 0) - Singaperumal Ko il (47+000) - Chettipu niyam Mahindra city ( 51+300) Section of N H 45 |   13 | 209   | 24.02. 2021   | 100%  | Completed on 28 .07.2023 | 199   |
|  16 | Madurai - Kolla m                       | 4L of Thirumangalam - Vadugapatti section from km 0+000 - km 3 6+000 of NH-744                                                                            |   36 | 1,077 | 23.02. 2023   | 92%   | 31.01.2026               | 637   |
|  17 | Madurai - Kolla m                       | 4L of Vadugapatti - T herkuvenganallur (Raj apalyam) section fro m km 36+000 - km 71 +600 of NH-744                                                       |   36 | 1,317 | 12.04. 2023   | 99%   | 31.01.2026               | 939   |
|  18 | Madurai - Melur - Karaikudi - Ta njore  | Melur - Pilayarpatti - Karaikudi                                                                                                                          |   46 | 1,104 | 16.03. 2020   | 90%   | 31.01.2026               | 790   |
|  19 | Chennai - Maha balipuram - Pon dicherry | Mahabalipuram - Pon dicherry (Pkg 1)                                                                                                                      |   31 | 1,361 | 12.05. 2022   | 59%   | 31.05.2026               | 800   |

| 20                                                                            | Chennai - Maha balipuram - Pon dicherry                                       | Mahabalipuram - Pon dicherry (Pkg 2)                                                            | 31                                                                            | 1,116                                                                         | 07.12. 2023                                                                   | 52%                                                                           | 30.06.2026                                                                    | 460                                                                           |
|-------------------------------------------------------------------------------|-------------------------------------------------------------------------------|-------------------------------------------------------------------------------------------------|-------------------------------------------------------------------------------|-------------------------------------------------------------------------------|-------------------------------------------------------------------------------|-------------------------------------------------------------------------------|-------------------------------------------------------------------------------|-------------------------------------------------------------------------------|
| 21                                                                            | Madurai - Natha m - Thuvaranku richi                                          | Madurai (km.0+000) - Chettikulam (km 7+0 40) of Madurai-Natha m Section(PKG-1)                  | 7                                                                             | 804                                                                           | 05.11. 2018                                                                   | 100%                                                                          | Completed on 06 .04.2023                                                      | 790                                                                           |
| 22                                                                            | Madurai - Natha m - Thuvaranku richi                                          | Chettikulam - Natham section of NH-785                                                          | 29                                                                            | 838                                                                           | 05.11. 2018                                                                   | 100%                                                                          | Completed on 05 .02.2024                                                      | 641                                                                           |
| 23                                                                            | Madurai - Natha m - Thuvaranku richi                                          | Natham - Thuvaranku richi                                                                       | 24                                                                            | 528                                                                           | 28.02. 2020                                                                   | 100%                                                                          | Completed on 23 .01.2023                                                      | 511                                                                           |
| 24                                                                            | Mumbai - Kanya kumari                                                         | Remaining Works of Kerala / Tamil Nadu B order - Kanyakumari section of NH-66                   | 24                                                                            | 1,564                                                                         | 03.08. 2023                                                                   | 65%                                                                           | 30.04.2026                                                                    | 740                                                                           |
|                                                                               |                                                                               | Total Bharatmala (A)                                                                            | 674                                                                           | 28,944                                                                        |                                                                               |                                                                               |                                                                               | 17,210                                                                        |
| Projects under Peripheral Connectivity & Other Economic Corridor (OEC) - NHDP | Projects under Peripheral Connectivity & Other Economic Corridor (OEC) - NHDP | Projects under Peripheral Connectivity & Other Economic Corridor (OEC) - NHDP                   | Projects under Peripheral Connectivity & Other Economic Corridor (OEC) - NHDP | Projects under Peripheral Connectivity & Other Economic Corridor (OEC) - NHDP | Projects under Peripheral Connectivity & Other Economic Corridor (OEC) - NHDP | Projects under Peripheral Connectivity & Other Economic Corridor (OEC) - NHDP | Projects under Peripheral Connectivity & Other Economic Corridor (OEC) - NHDP | Projects under Peripheral Connectivity & Other Economic Corridor (OEC) - NHDP |
| 1                                                                             | Peripheral Conn ectivity Road - 52 (PC)                                       | Construction of new 4- lane Elevated Road fro m Chennai Port - Madu ravoyal (NH-4) - Packa ge 1 | 5                                                                             | 1,389                                                                         | 23.11. 2023                                                                   | 13%                                                                           | 20.02.2027                                                                    | 107                                                                           |
| 2                                                                             | Peripheral Conn ectivity Road - 52 (PC)                                       | Construction of new 4- lane Elevated Road fro m Chennai Port- Madur avoyal (NH-4) - Packag e 2  | 5                                                                             | 1,617                                                                         | 23.11. 2023                                                                   | 13%                                                                           | 20.02.2027                                                                    | 96                                                                            |
| 3                                                                             | Peripheral Conn ectivity Road - 52 (PC)                                       | Construction of new 4- lane Elevated Road fro m Chennai Port- Madur avoyal (NH-4)- Packag e 3   | 4                                                                             | 1,299                                                                         | 23.11. 2023                                                                   | 13%                                                                           | 20.02.2027                                                                    | 85                                                                            |
| 4                                                                             | Peripheral Conn ectivity Road - 52 (PC)                                       | Construction of new 4- lane Elevated Road fro m Chennai Port -Madur avoyal (NH-4)- Packag e 4   | 6                                                                             | 1,205                                                                         | 23.11. 2023                                                                   | 4%                                                                            | 20.02.2027                                                                    | 28                                                                            |
| 5                                                                             | Villupuram - Na gapattinam                                                    | Viluppuram (Km 0+000 ) - Puducherry (Km 29+ 000) Section of NH-32)                              | 29                                                                            | 1,358                                                                         | 25.11. 2021                                                                   | 98%                                                                           | Completed on 23.02.2025                                                       | 1,045                                                                         |
| 6                                                                             | Villupuram - Na gapattinam                                                    | Puducherry (Km 29+00 0) - Poondiyankuppam (Km 67+000) Section o f NH-332)                       | 38                                                                            | 1,588                                                                         | 15.11. 2021                                                                   | 99%                                                                           | completed on 15.10.2025                                                       | 903                                                                           |
| 7                                                                             | Villupuram - Na gapattinam                                                    | Poondiankuppam - Satt anathapuram km 67+0 00 - km 123+800 of NH -32                             | 57                                                                            | 2,566                                                                         | 20.01. 2022                                                                   | 100%                                                                          | Completed on 09.12.2024                                                       | 1,788                                                                         |
| 8                                                                             | Villupuram - Na gapattinam                                                    | Sattanathapuram- Nag apattinam (Design Ch Km 123+800 - Km 180+                                  | 56                                                                            | 2,900                                                                         | 05.10. 2020                                                                   | 75%                                                                           | 31.03.2026                                                                    | 1,380                                                                         |

|    |                                       | 624) section of NH-32                                                                                                                                                                                                  |       |        |             |      |                                                                                |        |
|----|---------------------------------------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------|--------|-------------|------|--------------------------------------------------------------------------------|--------|
| 9  | Trichy - Dindigu l - Kumili           | Remaining works of Di ndigul - Theni - Kumili, NH-183                                                                                                                                                                  | 44    | 389    | 09.09. 2019 | 98%  | Completed on 25 .01.2023 ( 640m pending due to LA issue Vakkampatti vill age ) | 360    |
| 10 | Coimbatore - M adurai                 | Oddhanchatram - Mada thukulam, NH-83                                                                                                                                                                                   | 45    | 1,608  | 05.10. 2020 | 100% | Completed on 27.01.2024                                                        | 1,021  |
| 11 | Coimbatore - M adurai                 | Madathukulam - Pollac hi, NH-83                                                                                                                                                                                        | 50    | 1,472  | 04.12. 2020 | 92%  | 30.04.2026                                                                     | 1,014  |
| 12 | Coimbatore - M adurai                 | Kamalapuram - Oddan chatram, NH-83                                                                                                                                                                                     | 37    | 1,319  | 21.01. 2021 | 85%  | 31.03.2026                                                                     | 560    |
| 13 | Trichy - Karaiku di - Ramanatha puram | Remaining works of Tri chy - Karaikudi, NH-33 6, 36, 536 & including Trichy Bypass, NH-83                                                                                                                              | 13    | 167    | 12.09. 2019 | 100% | Completed on 15.10.2023                                                        | 136    |
| 14 | Krishnagiri - Tin divanam             | Remaining works of Ti ndivanam - Krishnagiri                                                                                                                                                                           | 182   | 697    | 04.11. 2019 | 100% | Completed on 31.07.2024                                                        | 575    |
| 15 | Trichy - Chidam baram                 | Trichirapalli (Km.0+00 0) - Kallagam (Km.38+ 700) Section of NH-227                                                                                                                                                    | 39    | 1,502  | 01.03. 2019 | 100% | Completed on 15.06.2023                                                        | 1,180  |
| 16 | Trichy - Chidam baram                 | Kallagam (Km.38+700) - Meensurutti (Km.98.4 33) Section of NH-227                                                                                                                                                      | 60    | 1,499  | 23.04. 2019 | 100% | Completed on 31.12.2022                                                        | 1,060  |
| 17 | Trichy - Chidam baram                 | Meensurutti (Km. 98+4 33) - Chidambarm (Km. 129+965.) Section of N H-227                                                                                                                                               | 32    | 886    | 23.04. 2019 | 100% | Completed on 15.02.2024                                                        | 439    |
| 18 | Chennai - Tiruth ani - Tirupati       | Remaining Works of 4 l ane bypasses Thanner Kulam Thozur Sevapet a and Veppampattu fro m km 50+900 - km 61+ 470 of NH-205 as Bala nce work of Tirupathi- Tiruttani-Chennai Secti on (Tiruvallur Bypass ) in Tamil Nadu | 18    | 700    | 21.09. 2022 | 98%  | 31.12.2025                                                                     | 573    |
| 19 | Nagapattinam - Thanjavur              | Nagapattinam Thanjav ur section of NH-67 (Te rminated)                                                                                                                                                                 | 65    | 555    | 05.05. 2021 | 100% | Completed on 31.03.2024                                                        | 478    |
|    |                                       | Total PC & OEC (B)                                                                                                                                                                                                     | 784   | 24,716 |             |      |                                                                                | 12,826 |
|    |                                       | Total (A+B)                                                                                                                                                                                                            | 1,458 | 53,660 |             |      |                                                                                | 30,036 |

ANNEXURE C ANNEXURE REFERRED TO IN REPLY TO PART (d) OF LOK SABHA UNSTARRED QUESTION NO. 1970 ANSWERED ON 11 TH  DECEMBER, 2025 ASKED BY SHRI ESWARASAMY  K  REGARDING  'BHARATMALA  PARIYOJANA  PROJECTS  IN

TAMIL NADU'.

| Status of the 4-lane projects from Kamalapuram to Pollachi section of NH-83   | Status of the 4-lane projects from Kamalapuram to Pollachi section of NH-83   | Status of the 4-lane projects from Kamalapuram to Pollachi section of NH-83   | Status of the 4-lane projects from Kamalapuram to Pollachi section of NH-83   | Status of the 4-lane projects from Kamalapuram to Pollachi section of NH-83   | Status of the 4-lane projects from Kamalapuram to Pollachi section of NH-83   | Status of the 4-lane projects from Kamalapuram to Pollachi section of NH-83   | Status of the 4-lane projects from Kamalapuram to Pollachi section of NH-83   | Status of the 4-lane projects from Kamalapuram to Pollachi section of NH-83   |
|-------------------------------------------------------------------------------|-------------------------------------------------------------------------------|-------------------------------------------------------------------------------|-------------------------------------------------------------------------------|-------------------------------------------------------------------------------|-------------------------------------------------------------------------------|-------------------------------------------------------------------------------|-------------------------------------------------------------------------------|-------------------------------------------------------------------------------|
| Sl. No.                                                                       | Name Project                                                                  | Cost (Rs. in Cr.)                                                             | Lengt h (Km )                                                                 | Appoint ed Date                                                               | Physical Progr Length comp Scheduled Re                                       | Physical Progr Length comp Scheduled Re                                       | Physical Progr Length comp Scheduled Re                                       | Physical Progr Length comp Scheduled Re                                       |
|                                                                               |                                                                               |                                                                               |                                                                               |                                                                               | ess (%) as on 30.11.2025                                                      | leted as on 30.11.2025                                                        | vised date of completion                                                      | Remar ks                                                                      |
| 1                                                                             | 4-laning of Kamala puram - Oddanchat ram section of NH- 83                    | 1319                                                                          | 37                                                                            | 21.01.2 021                                                                   | 85%                                                                           | 32                                                                            | 31.03.2026                                                                    | Work in Pro gress                                                             |
| 2                                                                             | 4-laning of Oddanc hatram - Madathuk ulam section of N H-83                   | 1608                                                                          | 45                                                                            | 05.10.2 020                                                                   | 100%                                                                          | 45                                                                            | Completed o n 27.01.2024                                                      | Work compl eted                                                               |
| 3                                                                             | 4-laning of Madath ukulam - Pollachi s ection of NH-83                        | 1772                                                                          | 50                                                                            | 04.12.2 020                                                                   | 92%                                                                           | 47                                                                            | 30.04.2026                                                                    | Work in Pro gress                                                             |
|                                                                               | Total                                                                         | 4699                                                                          | 132                                                                           |                                                                               |                                                                               |                                                                               |                                                                               |                                                                               |

*****