Lok Sabha Question No. 3101 (UNSTARRED), answered on 2015-12-17
Subject: Highway Projects in Haryana
Ministry: ROAD TRANSPORT AND HIGHWAYS
Asked by: DEEPENDER SINGH HOODA

## GOVERNMENT OF INDIA MINISTRY OF ROAD TRANSPORT AND HIGHWAYS

## LOK SABHA

## UNSTARRED QUESTION NO. 3101

ANSWERED ON 17 TH  DECEMBER, 2015

## HIGHWAY PROJECTS IN HARYANA

## 3101.  SHRI DEEPENDER SINGH HOODA:

Will the Minister of ROAD TRANSPORT AND HIGHWAYS be pleased to state:

## सड़क परिवहन औि िाजमार्ग मंत्री

(a) the details of ongoing highway projects in Haryana since 2002-03 under different phases of National Highway Development Project (NHDP) along  with their current work status;

(b) the details of such projects including cost of the project, status of land acquisition, date of approval by Cabinet Committee Economic Affairs (CCEA), reasons for delay in case of delay in completion of work; and

(c)  the  details  of  number  of  new  projects  sanctioned/being  considered  for  sanctioning  in Haryana since November 2014 till date?

## ANSWER

## THE MINISTER OF STATE IN THE MINISTRY OF ROAD TRANSPORT AND HIGHWAYS

## (SHRI PON. RADHAKRISHNAN)

(a)  and  (b)  The  details  of  National  Highway  projects  undertaken  for  development  under different phases of National Highway Development Project (NHDP) in the state of Haryana is placed at Annexure-I.

(c) The details of new projects sanctioned/being considered for sanction under National Highway  Development  Project  (NHDP)  in  the  state  of  Haryana  since  November  2014  is placed at Annexure-II.

ANNEXURE-I REFERRED TO IN REPLY TO PARTS (a) AND (b) OF THE LOK SABHA UNSTARRED QUESTION NO. 3101 ANSWERED ON 17 TH DECEMBER 2015 ASKED BY SHRI DEEPENDER SINGH HOODA REGARDING HIGHWAY PROJECTS IN HARYANA

## DETAILS OF NATIONAL HIGHWAY PROJECTS UNDERTAKEN FOR DEVELOPMENT UNDER DIFFERENT PHASES OF NATIONAL HIGHWAY DEVELOPMENT PROJECT (NHDP) IN THE STATE OF HARYANA

|   Sl. No. | Name of Project                                     |   NH No. |   Length (in Km.) |   TPC (Rs. in Crore) | Config- uration   | Mode of Delivery   | NHDP Phase   | Date of Approval of CCEA/ PPPAC/EFC   | Status of Land Acquisition   | Physical Progress as on 30.11.15   | Remarks/ Reason for delay                 |
|-----------|-----------------------------------------------------|----------|-------------------|----------------------|-------------------|--------------------|--------------|---------------------------------------|------------------------------|------------------------------------|-------------------------------------------|
|         1 | Zirakpur- Parwanoo                                  |       22 |             28.69 |               295    | 4 Laning          | BOT (Toll)         | III          | 01.11.2006                            | Completed                    | Completed                          | Completed                                 |
|         2 | Ambala- Zirakpur                                    |       22 |             35.09 |               298    | 4 Laning          | BOT (Toll)         | III          | NA                                    | Completed                    | Completed                          | Completed                                 |
|         3 | Panchkula- Yamunanagar (P-1)                        |       73 |             44.57 |               468    | 4 laning          | EPC                | III          | 31.03.2015                            | 100%                         | 0%                                 | -                                         |
|         4 | Panchkula- Yamunanagar (P-2)                        |       73 |             41.79 |               436.5  | 4 laning          | EPC                | III          | 29.04.2015                            | 100%                         | 0%                                 | -                                         |
|         5 | Widening of existing 4 lane portion in Panipat City |        1 |             10    |               421.5  | 6 laning          | BOT (Toll)         | VII          | NA                                    | Completed                    | Completed                          | Completed                                 |
|         6 | Mukarba Chowk in Delhi State to Panipat             |        1 |             70.5  |              2128.7  | 8 Laning          | BOT (Toll)         | VII          | 22.04.2015                            | N.A                          | Appointed date yet to be fixed     | Concession Agreement signed on 28.08.2015 |
|         7 | Flyover at Bahalgarh                                |        1 |              2.45 |                69.81 | --                | EPC                | VII          | 21.01.2014                            | NA                           | 28%                                | Likely to be completed in November 2016.  |
|         8 | Panipat- Jalandhar                                  |        1 |            116    |              2747.5  | 6 Laning          | BOT (Toll)         | VII          | 11.05.2007                            | NA                           | Completed except delinked          | Long Pending litigation DCOD issued on    |

|    |                              |        |       |        |            |            |     |            |                 | sections / structures          | 30.09.2015.                                                           |
|----|------------------------------|--------|-------|--------|------------|------------|-----|------------|-----------------|--------------------------------|-----------------------------------------------------------------------|
|  9 | Ambala - Kaithal (Package-1) | 65     | 50.86 | 457.7  | 4 Laning   | EPC        | III | 25.02.2015 | 100%            | Appointed date yet to be fixed | Concession Agreement signed on 21.04.2015                             |
| 10 | Ambala - Kaithal (Package-2) | 65     | 44.5  | 459    | 4 Laning   | EPC        | III | 25.02.2015 | PKG-2: 3D (92%) | Appointed date yet to be fixed | Concession Agreement signed on 21.04.2015                             |
| 11 | Delhi/Haryana border-Rohtak  | 10     | 63.49 | 486    | 4/6 Laning | BOT (Toll) | III | 11.10.2006 | Completed       | 94.72%                         | PCOD issued on 26.11.2015 for 55.722 Km.                              |
| 12 | Rohtak Panipat               | 71A    | 80.86 | 807    | 4 Laning   | BOT (Toll) | III | 05.11.2009 | Completed       | Completed                      | Completed                                                             |
| 13 | Rohtak-Bawal                 | 71     | 83.66 | 650    | 4/6 Laning | BOT (Toll) | III | 29.10.2009 | Completed       | 99.40%                         | PCOD issued for 71.515 Km on 24.08.2013 and for 11.64 Km. on 30.09.14 |
| 14 | Rohtak -Jind                 | 71     | 48.6  | 283.25 | 4 Laning   | BOT (Toll) | III | 10.12.2010 | Completed       | 28.15%                         | Notice for termination issued to concessionaire on 18.11.2015         |
| 15 | Rohtak-Hissar                | 10 &71 | 98.81 | 959.25 | 4 Laning   | BOT (Toll) | III | 21.12.2012 | Completed       | 81.85%                         | Likely to be completed in June 2016.                                  |
| 16 | ROB at Dabwali               | 10     |  0.89 |  47.25 | 4 Laning   | BOT (Toll) | III | 16.07.13   | NA              | 98%                            | Likely to be completed in April 2016.                                 |
| 17 | Hisar-Dabwali Package-I      | 10     | 57    | 962.31 | 4 Laning   | EPC        | III | 25.02.2015 | 92.98%          | 16%                            | Schedule for completion in Feb 2018.                                  |
| 18 | Hisar-Dabwali Package-II     |        | 87.66 | 973.88 | 4 Laning   | EPC        | III | 25.02.2015 | 90.93%          | 0                              | Schedule for completion in May 2018.                                  |

|   19 | Kaithal- Rajasthan Border     |   65 |   166.26 |   1393.00 | 4 Laning   | BOT (Toll)   | IV   | 03.09.2013                  | 89.10%                               | 14%                         | Schedule for completion in Jan 2018.                                                        |
|------|-------------------------------|------|----------|-----------|------------|--------------|------|-----------------------------|--------------------------------------|-----------------------------|---------------------------------------------------------------------------------------------|
|   20 | Punjab / Haryana Border- Jind |   71 |    69.35 |    520.72 | 4 Laning   | BOT (Toll)   | IV   | Project is being foreclosed | Project is being foreclosed          | Project is being foreclosed | Project is being foreclosed                                                                 |
|   21 | Gurgaon- Kotputli             |    8 |   233.2  |   1896.25 | 6 Laning   | BOT (Toll)   | V    | May-June 2007               | Completed except some pieces of land | 92%                         | Delay in land Acquisition, Shifting of utilities and financial crunch of the Concessionaire |
|   22 | Delhi- Agra                   |    2 |   179.5  |   1922.28 | 6 Laning   | BOT (Toll)   | V    | 28.01.2009                  | Completed except some pieces of land | 41.5%                       | Delay in land Acquisition, Shifting of utilities and forest clearances                      |

## Legends:

NHDP:

National Highway Development Project

NH:

National Highways

TPC:

Total Project Cost

EPC:

Engineering Procurement Construction

BOT:

Build-Operate-Transfer

CCEA:

Cabinet Committee on Economic Affairs

PPPAC:

Public-Private Partnership Appraisal Committee

EFC:

Expenditure Finance Committee

PCOD:

Provisional Commercial Operation Date

ANNEXURE-II REFERRED  TO  IN  REPLY  TO  PART  (c)  OF  THE  LOK  SABHA UNSTARRED QUESTION NO. 3101 ANSWERED ON 17 TH  DECEMBER 2015 ASKED BY  SHRI  DEEPENDER  SINGH  HOODA  REGARDING  HIGHWAY  PROJECTS  IN HARYANA

## DETAILS OF NEW PROJECTS SANCTIONED/BEING CONSIDERED FOR SANCTION UNDER DIFFERENT PHASES OF NHDP IN THE STATE OF HARYANA SINCE NOVEMBER 2014

|   Sl. No. | Name of project                     |   NH No. | Length (in KM)   | Configur- ation   | Mode of Delivery   |   TPC/ Civil Cost (Rs. in Crore) |
|-----------|-------------------------------------|----------|------------------|-------------------|--------------------|----------------------------------|
|         1 | Ambala Kaithal (PKG-1)              |       65 | 50.86            | 4-laning          | EPC                |                          483.14  |
|         2 | Ambala Kaithal (PKG-2)              |       65 | 44.5             | 4-laning          | EPC                |                          460.165 |
|         3 | Hisar Dabwali (PKG-1)               |       10 | 57               | 4-laning          | EPC                |                          579.76  |
|         4 | Hisar Dabwali (PKG-2)               |       10 | 87.66            | 4-laning          | EPC                |                          695.36  |
|         5 | Yamunanagar- Panchkula (Package-1)  |       73 | 44.57            | 4-laning          | EPC                |                          481.45  |
|         6 | Yamunanagar- Panchkula (Package-2)  |       73 | 41.792           | 4-laning          | EPC                |                          450.59  |
|         7 | Yamunanagar- Panchkula (Package-3)  |       73 | 18.892           | 4-laning          | EPC                |                          301.47  |
|         8 | Delhi-Panipat                       |        1 | 69.849           | 8-laning          | BOT (Toll)         |                         2128.72  |
|         9 | Punjab / Haryana Border- Jind       |       71 | 69.35            | 4-laning          | BOT (Toll)         |                          520.72  |
|        10 | Flyover at IFFCO Chowk, Gurgaon     |        8 | --               | --                | --                 |                          386.34  |
|        11 | Flyover at Rajiv Chowk, Gurgaon     |        8 | --               | --                | --                 |                          285.57  |
|        12 | Flyover at Signature Tower, Gurgaon |        8 | --               | --                | --                 |                          263.41  |

Legends:

NHDP:

National Highway Development Project

NH:

National Highways

TPC:

Total Project Cost

EPC:

Engineering Procurement Construction

BOT:

Build-Operate-Transfer

*****