Lok Sabha Question No. 3089 (UNSTARRED), answered on 2015-12-17
Subject: Power Projects
Ministry: POWER
Asked by: PARESH RAWAL, RAJESHBHAI NARANBHAI CHUDASAMA, KIRIT PREMJIBHAI SOLANKI

## GOVERNMENT OF INDIA MINISTRY OF POWER

## LOK SABHA UNSTARRED QUESTION NO.3089

## TO BE ANSWERED ON 17.12.2015

## POWER PROJECTS

3089. SHRI PARESH RAVAL: SHRI RAJESHBHAI CHUDASAMA: DR. KIRIT P. SOLANKI:

Will the Minister of POWER be pleased to state:

- (a) the details of the power projects being undertaken for execution, etc. by  the  Bharat  Heavy  Electrical  Limited  (BHEL)  including  Gujarat  State Electricity Corporation Limited (GSECL) along with the repair and maintenance of existing power plants in Gujarat, State/UT-wise;
- (b) whether there has been any delay in execution of Power Projects by M/s BHEL including the projects executed/yet to be executed till date;
- (c) if so, the details thereof along with action taken thereon; and
- (d) the steps Government proposes to take in this regard?

## A N S W E R

THE MINISTER OF STATE (INDEPENDENT CHARGE) FOR POWER, COAL AND NEW & RENEWABLE ENERGY

( SHRI  PIYUSH GOYAL )

- (a) to (d) :    At  present  there  are  44  thermal  and  15  hydro-electric  power projects under execution by Bharat Heavy Electrical Limited (BHEL) including those of Gujarat State Electricity Corporation Limited (GSECL).  In addition, the  following  renovation  and  modernisation  works  of  existing  power  plants are under execution by BHEL in Gujarat:
- i. Up-gradation of Control system of Ukai Unit No.3 & 4. Order issued on 18.06.2015.
- ii. Availability  &  Efficiency  improvement  through  modification  in  Boiler back pass & APH of Unit No-4 of Ukai TPS. Order issued on 23.09.2015.

………2.

The power projects get delayed due to various reasons viz. delay in  land  acquisition,  local  agitations,  law  &  order  problems,  contractual disputes,  delay  in  material  supply  from  BHEL,  extreme  weather  conditions etc.

State-wise details of power projects being undertaken for execution by BHEL, including GSECL, along with reasons for delay are given at Annex.

The steps taken by the Government for timely commissioning of power projects including those of GSECL are given below:

- (i) Central  Electricity  Authority  (CEA)  monitors  the  progress  of  under construction power projects through frequent site visits and interaction with  the  developers  and  equipment  suppliers.  CEA  holds  review meetings periodically with the developers and other stakeholders and identify  issues  critical  for  commissioning  of  projects  and  help  in resolving them.
- (ii) Regular reviews are also undertaken by Ministry of Power, Ministry of Heavy  Industries  and  Cabinet  Secretariat  to  identify  the  constraint areas  and  facilitate  faster  resolution  of  inter-ministerial  and  other outstanding issues.
- (iii)    A  Power  Project  Monitoring  Panel  (PPMP)  has  been  set  up  by  the Ministry  of  Power  for  monitoring  of  on-going  Thermal  and  Hydro Generation  projects  targeted  for  commissioning  during  the  12th  Plan and beyond along with the associated transmission system.
- (iv)    The  review meetings  are held by Secretary (Power) to monitor completion of power projects being executed by BHEL, with Department of Heavy Industry and BHEL.
- (v)    Issues are also raised in PRAGATI, for proactive governance and timely implementation, as and when required.

**********

ANNEX REFERRED TO IN REPLY TO PARTS (a) TO (d) OF UNSTARRED QUESTION NO. 3089 TO BE ANSWERED IN THE LOK SABHA ON 17.12.2015.

***********

Power Projects undertaken for execution by Bharat Heavy Electrical Limited (BHEL) in various States and UTs including Gujarat along with reasons for delay

## A: THERMAL PROJECTS

| Sl. No         | Project Name        | State          | Uni t          | Capacit y (MW)   | Commissioning Schedule   | Commissioning Schedule   | Reasons for Delay                                                                                                                                                                                                                                                                                                                                                                                                                                 |
|----------------|---------------------|----------------|----------------|------------------|--------------------------|--------------------------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| .              |                     |                | No             |                  | Original                 | Anticipated              |                                                                                                                                                                                                                                                                                                                                                                                                                                                   |
| CENTRAL SECTOR | CENTRAL SECTOR      | CENTRAL SECTOR | CENTRAL SECTOR | CENTRAL SECTOR   | CENTRAL SECTOR           | CENTRAL SECTOR           | CENTRAL SECTOR                                                                                                                                                                                                                                                                                                                                                                                                                                    |
| 1              | Bongaigaon TPP      | Assam          | U-2            | 250              | May-11                   | Oct-16                   | Frequent bandhs, Heavy monsoon and slow civil works. Delay in supply of material by BHEL. Work came to halt due to violence and mass exodus of labour from site in 2011-12. Civil works got affected due to poor performance by civil contractors resulting in to their contract cancellation. Balance civil and structural works rewarded to NBCC on                                                                                             |
| 1              | Bongaigaon TPP      | Assam          | U-3            | 250              | Sep-11                   | Apr-17                   | Frequent bandhs, Heavy monsoon and slow civil works. Delay in supply of material by BHEL. Work came to halt due to violence and mass exodus of labour from site in 2011-12. Civil works got affected due to poor performance by civil contractors resulting in to their contract cancellation. Balance civil and structural works rewarded to NBCC on                                                                                             |
| 2              | Muzaffarpur TPS Exp | Bihar          | U-4            | 195              | Jan-13                   | Mar-16                   | Delay in award of main plant civil works. Delay in completion of civil works due to poor performance of civil agency. Delay in land acquisition & availability of Right of Approach.(ROA) for Raw Water Line. Delay in readiness of CHP , AHP and switch yard.                                                                                                                                                                                    |
| 3              | Nabi Nagar TPP      | Bihar          | U-1            | 250              | May-13                   | Apr-16                   | Delay in acquisition of Land. Slow progress of works by main plant civil agency M/s ERA resulting in delay in handing over civil fronts to erection agencies. Supply of equipment by BHEL. Agitation by villagers. Patches of land could not be acquired because of unwillingness of people to accept compensation. Financial crunch faced by CHP vendor(Techpro). Acquisition of land and relocation of homestead owners still living inside the |
| 3              | Nabi Nagar TPP      | Bihar          | U-2            | 250              | Sep-13                   | Apr-17                   | Delay in acquisition of Land. Slow progress of works by main plant civil agency M/s ERA resulting in delay in handing over civil fronts to erection agencies. Supply of equipment by BHEL. Agitation by villagers. Patches of land could not be acquired because of unwillingness of people to accept compensation. Financial crunch faced by CHP vendor(Techpro). Acquisition of land and relocation of homestead owners still living inside the |
| 3              | Nabi Nagar TPP      | Bihar          | U-3            | 250              | Jan-14                   | Jul-17                   | Delay in acquisition of Land. Slow progress of works by main plant civil agency M/s ERA resulting in delay in handing over civil fronts to erection agencies. Supply of equipment by BHEL. Agitation by villagers. Patches of land could not be acquired because of unwillingness of people to accept compensation. Financial crunch faced by CHP vendor(Techpro). Acquisition of land and relocation of homestead owners still living inside the |
| 3              | Nabi Nagar TPP      | Bihar          | U-4            | 250              | May-14                   | Oct-17                   | Delay in acquisition of Land. Slow progress of works by main plant civil agency M/s ERA resulting in delay in handing over civil fronts to erection agencies. Supply of equipment by BHEL. Agitation by villagers. Patches of land could not be acquired because of unwillingness of people to accept compensation. Financial crunch faced by CHP vendor(Techpro). Acquisition of land and relocation of homestead owners still living inside the |

| 4            | Bokaro TPS "A" Exp.       | Jharkhand    | U-1          | 500          | Dec-11        | Apr-16        | Delay in supply of material by BHEL Delay in handing over of fronts to BHEL because of delay in shifting of switch yard and removal of underground facilities. Delay in resolution of price variation issues. Readiness of CHP &   |
|--------------|---------------------------|--------------|--------------|--------------|---------------|---------------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| 5            | North Karanpura TPP       | Jharkhand    | U-1          | 660          | Feb-18        | Oct-18        | Delay in start of civil works due to land acquisition                                                                                                                                                                              |
| 5            | North Karanpura TPP       | Jharkhand    | U-2          | 660          | Aug-18        | Dec-18        | issues.                                                                                                                                                                                                                            |
| 5            | North Karanpura TPP       | Jharkhand    | U-3          | 660          | Feb-19        | Jun-19        | Delay in BHEL supplies.                                                                                                                                                                                                            |
| 6            | Mouda STPS St-II          | Maharashtra  | U-3          | 660          | Mar-16        | Aug-16        | Slow progress works by main                                                                                                                                                                                                        |
| 6            | Mouda STPS St-II          | Maharashtra  | U-4          | 660          | Sep-16        | Feb-17        | plant civil agency(IVRCL). Delay in supply and slow progress in erection activities of Boiler. Slow progress of steam Generator by BHEL.                                                                                           |
| 7            | Gadarwara STPP            | MP           | U-1          | 800          | Mar-17        | Jun-17        | Work stopped due to agitation                                                                                                                                                                                                      |
| 7            | Gadarwara STPP            | MP           | U-2          | 800          | Sep-17        | Nov-17        | by villagers demanding additional compensation for already acquired land. Delay in balance land acquisition.                                                                                                                       |
| 8            | Monarchak CCPP            | Tripura      | ST           | 35.6         | Jul-13        | Feb-16        | Delay in award of civil work contract and supply of material by BHEL. Heavy monsoon. Delay in readiness of Gas pipe line and gas gathering station. Delay in readiness of DM, PT, CT, CW system etc.                               |
| 9            | Unchahar St- IV           | UP           | U-6          | 500          | Dec-16        | Nov-17        | Delay in award of main plant civil work packages and BOPs.                                                                                                                                                                         |
| 10           | Raghunath- pur TPP, Ph-II | WB           | U-3 U-4      | 660 660      | Aug-17 Jan-18 | Jun-19 Jun-20 | Delay in start of main plant civil works due to fund crunch being faced by DVC.                                                                                                                                                    |
| STATE SECTOR | STATE SECTOR              | STATE SECTOR | STATE SECTOR | STATE SECTOR | STATE SECTOR  | STATE SECTOR  | STATE SECTOR                                                                                                                                                                                                                       |
| 11           | Rayalseema TPP St-III     | AP           | U-6          | 600          | Aug-14        | Feb-17        | Delay in start & completion of civil works and land acquisition. Delay in BoP works.                                                                                                                                               |
| 12           | Namrup CCGT               | Assam        | GT           | 70           | Sep-11        | Jun-16        | Delay in start and slow progress of civil Termination of contractor. Poor conditions and monsoon. Delay in supply material by BHEL &                                                                                               |
| 12           | Namrup CCGT               | Assam        | ST           | 30           | Jan-12        | Sep-16        | works, civil soil heavy of shortage of skilled manpower. Termination of NBPL order. Delay in rearward of civil and Electrical Mechanical &                                                                                         |

| 13   | Barauni TPS Extn.   | Bihar   | U-8   |   250 | May-14   | Dec-16 Delay in obtaining Environmental clearance, Delay in readiness of CT, CW system etc. and acquisition of balance land for intake pump house, raw water line etc. Apr-17   |
|------|---------------------|---------|-------|-------|----------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|      |                     |         | U-9   |   250 | Jul-14   |                                                                                                                                                                                 |

|   14 | Marwa TPP          | Chhattisgarh   | U-2     | 500     | Jul-12        | Feb-16        | Initial delay is due to Change of award of Chimney. Delay in readiness of BOPs (CHP, AHP & 400 KV Switchyard etc.,) and Law & Order Problems, pilferage of material etc. Shortage of man power by M/s BGR. Fire Accident in the Coal Handling Plant.   |
|------|--------------------|----------------|---------|---------|---------------|---------------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|   15 | Bhavnagar CFBC TPP | Gujarat        | U-1     | 250     | Feb-13        | Dec-15        | Delay in readiness of civil fronts and non - sequential                                                                                                                                                                                                |
|   15 | Bhavnagar CFBC TPP | Gujarat        | U-2     | 250     | May-13        | Apr-16        | supply. Slow progress of BoPs. Delay in readiness of AHP and Lignite handling plant. Delay in                                                                                                                                                          |
|   16 | Wankbori TPS Ext.  | Gujarat        | U-8     | 800     | Oct-18        | Oct-18        |                                                                                                                                                                                                                                                        |
|   17 | Bellary TPS        | Karnataka      | U-3     | 700     | Aug-14        | Jan-16        | Delay in awarding civil contract for main plant and BoPs. Dispute between AHP vendor and BHEL. Delay in supply of L.P. Rotor. Change of AHP vendor and completion of CHP.                                                                              |
|   18 | Yermarus TPP       | Karnataka      | U-1 U-2 | 800 800 | Apr-14 Oct-14 | Feb-16 May-16 | Change in Orientation of marshalling yard, Repeated soil investigations due to change in plot plan and additional soil investigation at specific areas and IIIrd party vetting.                                                                        |
|   19 | Chandrapu r TPS    | Maharashtra    | U-9     | 500     | Sep-12        | Feb-16        | Delay in placement of BoPs order and delay in main plant equipment supply. Delay in readiness of BoPs and Heavy monsoon.                                                                                                                               |
|   20 | Parli TPP Expn.    | Maharashtra    | U-8     | 250     | Jan-12        | Jan-16        | Delay in placement of BoP order. Delay in BTG supply. Delay in approval of drawings. Slow erection work. Slow progress of BoPs due to commercial dispute with M/s Sunil Hitech. Shortage of water.                                                     |
|   21 | I.B. Vally TPP     | Orissa         | U-3     | 660     | Aug-17        | Dec-17        |                                                                                                                                                                                                                                                        |
|   21 | I.B. Vally TPP     |                | U-4     | 660     | Jan-18        | Jun-18        |                                                                                                                                                                                                                                                        |
|   22 | Chhabra STPP       | Rajasthan      | U-5     | 660     | Sep-16        | Feb-17        | Delay in receiving Marshalling                                                                                                                                                                                                                         |
|   22 | Chhabra STPP       | Rajasthan      | U-6     | 660     | Jun-17        | Dec-17        | yard coordinates from RITES, Shortage of man power.                                                                                                                                                                                                    |
|   23 | Suratgarh          | Rajasthan      | U-7     | 660     | Jul-16        | Apr-17        | Slow progress of boiler                                                                                                                                                                                                                                |

|    | STPP              |           | U-8   |   660 | Oct-16   | Jul-17   | erection.                                                                                                                                                                                                                               |
|----|-------------------|-----------|-------|-------|----------|----------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| 24 | Kakatiya TPP Extn | Telangana | U-1   |   600 | Jul-12   | Dec-15   | Delay in placement of order for BoP's & change of BoP contractor consortium leader, Delay in award of erection agency by BHEL. Delay in handing over of civil fronts by Techpro. Delay in finalisation of raw water reservoir location. |
| 25 | Singareni TPP     | Telangana | U-1   |   600 | Feb-15   | Mar-16   | Delay in placement of order for BOPs and subsequent delay in completion of BoP works.                                                                                                                                                   |
| 25 |                   |           | U-2   |   600 | Jun-15   | Jun-16   |                                                                                                                                                                                                                                         |

| 26             | Bhadradri TPP               | Telangana      | U-1            | 270            | Feb-17         | Nov-17         | Delay is notional as the original schedule is too much compressed by utility/ BHEL.                                                                                                                               |
|----------------|-----------------------------|----------------|----------------|----------------|----------------|----------------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| 26             | Bhadradri TPP               | Telangana      | U-2            | 270            | Apr-17         | Jan-18         | Delay is notional as the original schedule is too much compressed by utility/ BHEL.                                                                                                                               |
| 26             | Bhadradri TPP               | Telangana      | U-3            | 270            | Jun-17         | Mar-18         | Delay is notional as the original schedule is too much compressed by utility/ BHEL.                                                                                                                               |
| 26             | Bhadradri TPP               | Telangana      | U-4            | 270            | Aug-17         | May-18         | Delay is notional as the original schedule is too much compressed by utility/ BHEL.                                                                                                                               |
| 27             | Kothagudem TPS Ext. St- VII | Telangana      | U-1            | 800            | Nov-17         | Jul-18         | Delay is notional as the original schedule is too much compressed by utility/ BHEL.                                                                                                                               |
| 28             | Ennore SCTPP (TANGEDCO)     | TN             | U-1            | 660            | Jan-18         | Sep-18         | Delay in civil works.                                                                                                                                                                                             |
| 28             | Ennore SCTPP (TANGEDCO)     | TN             | U-2            | 660            | Mar-18         | Mar-19         | Delay in civil works.                                                                                                                                                                                             |
| 29             | Anpara-D                    | UP             | U-7            | 500            | Jun-11         | Dec-15         | Delay in placement of order for BOPs. Very slow progress of firefighting work. Inadequate manpower deployment by BHEL. Slow work in AHP, CW system & FO system.                                                   |
| 30             | Sagardighi TPP-II           | WB             | U-3            | 500            | Jul-14         | Feb-16         | Slow progress in erection and                                                                                                                                                                                     |
| 30             | Sagardighi TPP-II           | WB             | U-4            | 500            | Oct-14         | Jun-16         | supply of BTG material. Delay in placement of order for electrical erection work. Delay in readiness of AHP due to termination and re- awarding contract.                                                         |
| PRIVATE SECTOR | PRIVATE SECTOR              | PRIVATE SECTOR | PRIVATE SECTOR | PRIVATE SECTOR | PRIVATE SECTOR | PRIVATE SECTOR | PRIVATE SECTOR                                                                                                                                                                                                    |
| 31             | Vizag TPP                   | AP             | U-1            | 520            | Jun-13         | Dec-15         | Delay in readiness of                                                                                                                                                                                             |
| 31             | Vizag TPP                   | AP             | U-2            | 520            | Sep-13         | Feb-16         | transmission line for start-up power. Slow progress of civil works, sea water intake and outfall system, CHP etc.. Delay in readiness of railway line. Delay due to damage because of cyclone.                    |
| 32             | Deveri TPP (Visa TPP)       | Chhattisgarh   | U-1            | 600            | Aug-13         | *              | Order for AHP, Fire protection system, AC & Ventilation system, LT/HT Switchgear, Cables, Air Compressor, LT transformer, Station, GT & Unit transformer not yet placed. Work is on hold due to financial crunch. |
| 33             | Matrishri                   | Jharkhand      | U-1            | 270            | May-12         | *              | Law and order problem. Delay                                                                                                                                                                                      |

Nov, 12.

to financial problems at site.

|    | Usha TPP Ph-I   |             | U-2   |   270 | Jun-12   | *   | in supply of BTG equipment. Delay in readiness of transmission line due to forest clearance. Work held up due to financial problems since Nov, 12.   |
|----|-----------------|-------------|-------|-------|----------|-----|------------------------------------------------------------------------------------------------------------------------------------------------------|
| 34 | Matrishri Usha  | Jharkhand   | U-3   |   270 | Feb-13   | *   | Law and order problem and                                                                                                                            |
|    | TPP Ph-II       |             | U-4   |   270 | Mar-13   | *   | delay in supply of BTG material. Work is held up due to financial problems at site.                                                                  |
| 35 | Amravati        | Maharashtra | U-1   |   270 | Jul-14   | *   | No Work is going on at site                                                                                                                          |
|    | TPP Ph-II       |             | U-2   |   270 | Sep-14   | *   | due to financial problems.                                                                                                                           |
|    |                 |             | U-3   |   270 | Nov-14   | *   |                                                                                                                                                      |
|    |                 |             | U-4   |   270 | Jan-15   | *   |                                                                                                                                                      |
|    |                 |             | U-5   |   270 | Mar-15   | *   |                                                                                                                                                      |

slip to 13th plan.

acquisition.

|   36 | Nasik TPP Ph-I    | Maharashtra   | U-2   |   270 | Apr-12   | Dec-15   | Delay in readiness of Railway siding .Non-sequential supply of BTG material & Civil fronts readiness. Payment issue with BHEL. Readiness of Mills, HFO, CHP & AHP, ducting insulation etc. PPA is yet to   |
|------|-------------------|---------------|-------|-------|----------|----------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|   36 | Nasik TPP Ph-I    | Maharashtra   | U-3   |   270 | Jun-12   | Jun-17   | Non-Acceptance of BTG                                                                                                                                                                                      |
|   36 | Nasik TPP Ph-I    | Maharashtra   | U-4   |   270 | Aug-12   | Nov-17   | material by Project                                                                                                                                                                                        |
|   36 | Nasik TPP Ph-I    | Maharashtra   | U-5   |   270 | Oct-12   | Mar-18   | Authorities. No work is going at site due to financial problems.                                                                                                                                           |
|   37 | Nasik TPP Ph-II   | Maharashtra   | U-1   |   270 | Apr-13   | *        | No Work is going on at site due to financial problems. May slip to 13th plan.                                                                                                                              |
|   37 | Nasik TPP Ph-II   | Maharashtra   | U-2   |   270 | Jun-13   | *        |                                                                                                                                                                                                            |
|   37 | Nasik TPP Ph-II   | Maharashtra   | U-3   |   270 | Aug-13   | *        |                                                                                                                                                                                                            |
|   37 | Nasik TPP Ph-II   | Maharashtra   | U-4   |   270 | Oct-13   | *        |                                                                                                                                                                                                            |
|   37 | Nasik TPP Ph-II   | Maharashtra   | U-5   |   270 | Dec-13   | *        |                                                                                                                                                                                                            |
|   38 | Gorgi TPP         | MP            | U-1   |   660 | Jun-13   | *        | Order for main plant equipment has been placed. Work is on hold.                                                                                                                                           |
|   39 | Seoni TPP Ph-I    | MP            | U-1   |   600 | Mar-13   | Jul-16   | Delay in readiness of civil fronts. Chimney readiness. Delay in supply of boiler and TG material due to financial problem. Presently no work is going on at site. Financial dispute yet to be resolved.    |
|   40 | Malibrahm ani TPP | Orissa        | U-1   |   525 | Dec-12   | Aug-16   | Delay in land acquisition and                                                                                                                                                                              |
|   40 | Malibrahm ani TPP | Orissa        | U-2   |   525 | Feb-13   | Dec-16   | delay in supply of TG hall structures. Slow progress due to financial problem.                                                                                                                             |
|   41 | Goindwal Sahib    | Punjab        | U-1   |   270 | Apr-13   | *        | Delay in readiness of CHP & AHP. Delay in readines of Railway line. Delay in land                                                                                                                          |
|   41 | Goindwal Sahib    | Punjab        | U-2   |   270 | Oct-13   | *        | acquisition.                                                                                                                                                                                               |
|   42 | Prayagraj         | UP            | U-1   |   660 | Feb-14   | Dec-15   | Delay in BTG supply, Raw                                                                                                                                                                                   |

|    | (Bara) TPP   |    | U-2   | 660   | Jul-14   | Apr-16   | water pipe line readiness and transmission line readiness for start-up power. Progress of work at site delayed due to financial problems. Land for railway siding and power evacuation. Delay due to heavy rains, delay in TG erection start, boiler insulation and fuel oil system readiness etc. Financial problems. Power   |
|----|--------------|----|-------|-------|----------|----------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|    |              |    | U-3   | 660   | Dec-14   | Jul-16   |                                                                                                                                                                                                                                                                                                                                |
| 43 | Lalitpur TPP | UP | U-1   | 660   | Oct-14   | Dec-15   |                                                                                                                                                                                                                                                                                                                                |
|    |              |    | U-2   | 660   | Feb-15   | Jul-16   |                                                                                                                                                                                                                                                                                                                                |
|    |              |    | U-3   | 660   | Jun-15   | Oct-16   |                                                                                                                                                                                                                                                                                                                                |
|    |              |    |       |       |          |          | evacuation problem.                                                                                                                                                                                                                                                                                                            |
| 44 | Kasbere      | WB | U-1   | 150   |          | Jun-16   |                                                                                                                                                                                                                                                                                                                                |
|    | (Haldia)     |    | U-2   | 150   |          | Oct-16   |                                                                                                                                                                                                                                                                                                                                |
|    | TPP          |    | U-3   | 150   |          | Feb-17   |                                                                                                                                                                                                                                                                                                                                |

* The commissioning schedule not determined, as there is no progress of work at site

## B: HYDRO PROJECTS (ABOVE 25 MW)

| Sl No.         | Project Name                             | State             | Unit No        | Capacit y (MW)   | Commissioning Schedule          | Commissioning Schedule                               | Reasons for Delay                                                                                                                                                                                                                                                                                |
|----------------|------------------------------------------|-------------------|----------------|------------------|---------------------------------|------------------------------------------------------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|                |                                          |                   |                |                  | Original                        | Anticipated                                          |                                                                                                                                                                                                                                                                                                  |
| CENTRAL SECTOR | CENTRAL SECTOR                           | CENTRAL SECTOR    | CENTRAL SECTOR | CENTRAL SECTOR   | CENTRAL SECTOR                  | CENTRAL SECTOR                                       | CENTRAL SECTOR                                                                                                                                                                                                                                                                                   |
| 1              | Tapovan Vishnughad (4x130 = 520 MW) NTPC | Uttarakhand       | 1 2 3 4        | 130 130 130 130  | 2012-13 2012-13 2012-13 2012-13 | 2018-19 2018-19 2018-19 2018-19                      |  Delay in procurement/deployment of Tunnel Boring Machine by Civil Contractor.  Slow progress in Power house due to poor rock strata.  Heavy water ingress due to bad geology in HRT and rock fall on TBM.  Flash flood in June, 2013.  Termination of civil contracts for Barrage and HRT. |
| 2              | Lata Tapovan (3x57 = 171 MW) NTPC        | Uttrakhand        | 1 2 3          | 57 57 57         | 2017-18 2017-18 2017-18         | 2021-22 2021-22 2021-22 Subject to restart of works. |  Flash flood during June, 2013 in Uttarakhand.  Local issues / non-start of works in Barrage area  Hon'ble Supreme court ban on construction works since May-14.                                                                                                                              |
| 3              | Tuirial (2x30 = 60 MW) NEEPCO            | Mizoram           | 1 2            | 30 30            | 2006-07 2006-07                 | 2016-17 2016-17                                      |  Suspension of Project activities due to local agitation for about 7 yrs. (June-2004 to May-2011)  Poor approach roads.  Slope failure in Power House.  Insufficient Resource mobilization and lack of                                                                                       |
| 4              | Kameng (4x150 = 600 MW) NEEPCO           | Arunachal Pradesh | 1 2 3 4        | 150 150 150 150  | 2009-10 2009-10 2009-10 2009-10 | 2016-17 2016-17 2016-17 2016-17                      |  Change in dam parameters.  Slow progress in dam & HRT due to Bad geology, heavy seepage, inadequate machinery.  Flash flood in Oct. 2008 and Sept. 2012.  Ingress of water in HRT.  Poor approach roads.  Contractual issues.  Shortage of aggregate.  Clearance for quarry from        |
| 5              | Teesta Low Dam- IV (4x40 = 160 MW) NHPC  | West Bengal       | 1 2 3 4        | 40 40 40 40      | 2009-10 2009-10 2009-10 2009-10 | 2015-16 2015-16 2016-17 2016-17                      |  Delay in forest clearance.  Flash flood in July, 2007, May, 2009 & July, 2010.  Gorkha Jan Mukti agitations/bandhs.  Cash crunch of Civil contractor (M/s HCC), the civil works were at halt from March, 2013 to November, 2014.                                                            |

| 6            | Parbati - II (4x200 = 800 MW) NHPC        | Himachal Pradesh   | 1 2 3 4      | 200 200 200 200   | 2009-10 2009-10 2009-10 2009-10   | 2018-19 2018-19 2018-19 2018-19   |  Hon'ble High Court of Himachal Pradesh ban on stone crusher operation.  Delay in revised forest clearance.  TBM suffered extensive damage due to heavy ingress of water and slush in TBM face in Nov, 2006.  Slide in Power House area in Apr-04, Jun-06 and Feb-07.  Flash flood in 2004,2005,2010 and 2011.  Jiwa Nallah works affected due to cavity treatment.  Contractual issues.    |
|--------------|-------------------------------------------|--------------------|--------------|-------------------|-----------------------------------|-----------------------------------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| 7            | Kishanganga (3x110 = 330 MW) NHPC         | Jammu & Kashmir    | 1 2 3        | 110 110 110       | 2015-16 2015-16 2015-16           | 2016-17 2016-17 2016-17           |  Heavy Rainfall in March, 2011.  Cavity in HRT - TBM portion.  Poor geology in Access tunnel.  Dam works affected due to arbitration proceedings at International Court of Arbitration.  Local people demanding Employment in NHPC.  R&R Issues.                                                                                                                                              |
| 8            | Vishnugad Pipalkoti (4x111 = 444 MW) THDC | Uttarakhand        | 1 2 3 4      | 111 111 111 111   | 2013-14 2013-14 2013-14 2013-14   | 2019-20 2019-20 2019-20 2019-20   |  CCEA approval in Aug-2008 but works could not be awarded due to Forest clearance/diversion of forest land. Forest land was acquired in January-14 and subsequently works awarded in January-2014.  Disruption of works by local people.                                                                                                                                                         |
| 9            | Rammam III (3x40=120 MW) NTPC             | West Bengal        | 1 2 3        | 40 40 40          | 2019-20 2019-20 2019-20           | 2019-20 2019-20 2019-20           |                                                                                                                                                                                                                                                                                                                                                                                                     |
| STATE SECTOR | STATE SECTOR                              | STATE SECTOR       | STATE SECTOR | STATE SECTOR      | STATE SECTOR                      | STATE SECTOR                      | STATE SECTOR                                                                                                                                                                                                                                                                                                                                                                                        |
| 10           | Uhl-III (3x33.33 = 100 MW) BVPCL (HPSEB)  | Himachal Pradesh   | 1 2 3        | 33.33 33.33 33.33 | 2006-07 2006-07 2006-07           | 2017-18 2017-18 2017-18           |  Delay in award of works.  Contract for construction of HRT rescinded twice i.e. during May, 2008 & July, 2010 due to slow progress and non-performance by the contractor.  Poor geology in HRT.                                                                                                                                                                                                 |
| 11           | Pulichintala (4x30 = 120 MW) TGENCO       | Telengana          | 1 2 3 4      | 30 30 30 30       | 2009-11 2009-11 2009-11 2009-11   | 2016-17 2016-17 2016-17 2016-17   |  Delay in award of E&M works.  Unprecedented floods in Oct.2009 & Sept.2011.  Contractual issues.  Slow progress of Power                                                                                                                                                                                                                                                                       |

|    |                                                      |                |     |       |                   |                 | House works.                                                                                                                                                           |
|----|------------------------------------------------------|----------------|-----|-------|-------------------|-----------------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| 12 | Nagarjuna Sagar Tail Pool Dam (2x25 = 50 MW) APGENCO | Andhra Pradesh | 1 2 | 25 25 | 2008- 09 2008- 09 | 2015-16 2015-16 |  Slow progress of dam due to frequent flooding during 2009, 2011& 2013.  Delay in award of HM works.  Contractual issues in Dam works.  Non-availability of water. |

| 13             | Shahpurkandi 3x33+3x33+1x8 =206 MW, Irrigation Deptt. &PSPCL   | Punjab         | 1 2 3 4 5 6 7        | 33 33 33 33 33 33 8           | 2017- 18                                                                        | 2018-19 (Subject to restart of works)   |  Works of Dam stopped since 29.08.2014 due to inter-state dispute between states of J&K & Punjab on sharing of waters of river Ravi & tariff.   |
|----------------|----------------------------------------------------------------|----------------|----------------------|-------------------------------|---------------------------------------------------------------------------------|-----------------------------------------|--------------------------------------------------------------------------------------------------------------------------------------------------|
| 14             | Vyasi (2X60=120 MW) UJVNL                                      | Uttarakha nd   | 1 2                  | 60 60                         | 2018- 19 2018- 19                                                               | 2018-19 2018-19                         |                                                                                                                                                  |
| PRIVATE SECTOR | PRIVATE SECTOR                                                 | PRIVATE SECTOR | PRIVATE SECTOR       | PRIVATE SECTOR                | PRIVATE SECTOR                                                                  | PRIVATE SECTOR                          | PRIVATE SECTOR                                                                                                                                   |
| 15             | Maheshwar (10x40 = 400 MW) SMHPCL                              | Madhya Pradesh | 1 2 3 4 5 6 7 8 9 10 | 40 40 40 40 40 40 40 40 40 40 | 2001-02 2001-02 2001-02 2001-02 2001-02 2001-02 2001-02 2001-02 2001-02 2001-02 | 2017-18 (Subject to restart of works)   |  R&R issues  Cash flow problem with developer                                                                                                  |

*************