Lok Sabha Question No. 52 (STARRED), answered on 2016-04-27
Subject: Slow Progress of Infrastructure Projects
Ministry: STATISTICS AND PROGRAMME IMPLEMENTATION
Asked by: HARISH DWIVEDI, SHIVKUMAR CHANABASAPPA UDASI

## GOVERNMENT OF INDIA

## MINISTRY OF STATISTICS AND PROGRAMME IMPLEMENTATION

LOK SABHA STARRED QUESTION NO. 52

TO BE ANSWERED ON WEDNESDAY, THE 27 TH  APRIL 2016

## SLOW PROGRESS OF INFRASTRUCTURE PROJECTS

*52.  SHRI HARISH CHNDRA ALIAS HARISH DWIVEDI: SHRI SIVKUMAR UDASI :

Will the Minister of STATISTICS AND PROGRAMME IMPLEMENTATION be pleased to state:

- a) whether the Government monitors the status/progress of various infrastructural projects under implementation in the country;
- b) if  so,  the  methodology  adopted  in  this  regard  along  with  the findings thereof;
- c) the details of projects which have incurred time and cost overruns during the last and the current Five Year Plan period, plan-wise;
- d) whether steps have been taken to gear up those projects which are running behind schedule; and
- e) if so, the details of such projects along with the success achieved in this regard?

## ANSWER

MINISTER OF STATE (INDEPENDENT CHARGE) FOR MINISTRY OF STATISTICS  AND  PROGRAMME  IMPLEMENTATION  AND  MINISTER  OF STATE FOR MINISTRY OF EXTERNAL AFFAIRS [GENERAL (Dr.) V.K. SINGH (Retd.)]

- (a) to (e): A Statement is laid on the table of the House.

Statement  referred  to  in  Reply  to  parts  (a)  to  (e)  of  Lok  Sabha  Starred Question No. 52 for answer on 27 th  April 2016.

(a)  &  (b):  Government  through  the  Ministry  of  Statistics  and  Programme Implementation monitors on-going Central Sector Infrastructure Projects costing Rs. 150 crore and above (Rs. 20 crore and above before 1 st  April 2010) on time and  cost overruns through its  Online  Computerized Monitoring  System  (OCMS)  on  the  basis  of  information  provided  by  the project implementing agencies.

The OCMS, Government-to-Government (G2G) software, has been developed  on  Oracle  platform  with  suitable  web-interface  to  enable project implementing agencies to regularly upload the status of projects. The  data  submission  process  undergoes  multi-level  authentication  and authorization.  The  OCMS  is  not  specific  to  any  sector  or  method  of funding. The OCMS portal allows uploading of basic relevant information on projects under implementation, such as: milestones; expenditure; work completion status; problems being faced; reasons for delay; and project related documents (like project plan, PERT and CPM charts) and graphic and pictorial depictions.

When a project is approved by the Government, it is taken on the OCMS for monitoring, and when a project is completed it is taken off the OCMS (this is a continuous and dynamic process).

The causes for time and cost overruns are project-specific, depend on a variety of technical, financial and administrative reasons, and differ from project to project.

The fundamental objective of this Ministry's reports is to provide integrated single access for all the projects cutting across the ministries and the sectors. By the very nature of the integrated single access of this Ministry's  monitoring,  the  information  available  in  its  reports  does  not substitute for the in-depth project-specific  Management  Information System  (MIS)  that  is  required  and  expected  of  the  concerned  project

implementing agencies / administrative ministries. The integrated monitoring  of  this  Ministry  in  no  manner  precludes  or  substitutes  or dilutes the essential responsibility of the project implementing agencies / administrative  ministries  for  detailed  in-depth  continuous  monitoring  of their respective projects.

- (c)  As  on  01.04.2007  (beginning  of  the  XI  Plan),  total  of  491  projects costing  Rs  20  crore  and  above  were  on  the  monitor  of  this  Ministry.  Of these, 157 were showing time overruns (Annexure IA), 149 were showing cost  overruns  (Annexure  IB)  and  43  were  showing  both  time  and  cost overruns (Annexure IC) with respect to their original project implementation schedules.

As  on  01.04.2012  (beginning  of  the  XII  Plan),  a  total  of  554  projects costing Rs 150 crore and above were on the monitor of this Ministry.  Of these, 260 were showing time overruns (Annexure IIA), 166 were showing cost  overruns  (Annexure  IIB)  and  84  were  showing  both  time  and  cost overruns (Annexure IIC) with respect to their original project implementation schedules.

Presently, as on 01.03.2016, a total of 1071 projects costing Rs 150 crore and above are on the monitor of this Ministry. Of these, 341 are showing time overruns (Annexure IIIA), 238 are showing cost overruns (Annexure IIIB) and 78 are showing both time and cost overruns (Annexure IIIC) with respect to their original project implementation schedules.

- (d)  &  (e):      The  major  steps  undertaken to ensure completion of Central Sector    Infrastructure  Projects  without  time  and  cost  overruns  include: rigorous project appraisal; On-line Computerized Monitoring System (OCMS) for  better  monitoring;  setting  up  of  Standing  Committees  in  the ministries for fixation of responsibility for time and cost overruns; regular review of infrastructure projects by the concerned administrative ministries; and setting up of Central Sector Projects Coordination Committees  (CSPCCs)  in  the  States  under  the  Chief  Secretaries  for removal of bottlenecks and for facilitating the speedy implementation of projects.

## Annexure - I A

## STATEMENT REFERRED TO IN REPLY TO PART (c) OF LOK SABHA STARRED QUESTION NO 52  DUE FOR ANSWER ON  27.04.2016

## DETAILS OF CENTRAL SECTOR PROJECTS SHOWING TIME OVERRUNS (as on 01.04.2007)

|   SN | PROJECT                                                      | SECTOR                    | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONING (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   TIME OVERRUN $ (MONTHS) |
|------|--------------------------------------------------------------|---------------------------|------------------------|---------------------------------|-----------------------------------------------|--------------------------------------------------|--------------------------------|-----------------------------------|---------------------------|
|    1 | NEW URANIUM ORE PROCESSING MILL (UCIL)                       | ATOMIC ENERGY             | UCIL                   | 09/2003                         | 06/2006                                       | 06/2007                                          |                         343.26 |                            343.26 |                        12 |
|    2 | DEVELOPMENT OF VISAKHAPATNAM AIRPORT.                        | CIVIL AVIATION            | AAI                    | 12/2002                         | 12/2005                                       | 03/2007                                          |                         191.52 |                            191.52 |                        15 |
|    3 | POOTKI BALIHARI(BCCL)                                        | COAL                      | BCCL                   | 12/1983                         | 03/1994                                       | 09/2007                                          |                         199.87 |                            182.6  |                       162 |
|    4 | NORTH EAST INDIRA GANDHI INST-ITUTE OF HEALTH AND MS         | HEALTH AND FAMILY WELFARE | H&FW                   | 05/1986                         | 03/1999                                       | 06/2007                                          |                          71.18 |                            422.6  |                        99 |
|    5 | DIESEL HYDRO TREATMENT PROJECT,BRPL DHALIGAON                | PETROLEUM                 | BRPL                   | 06/2006                         | 09/2009                                       | 10/2009                                          |                        1431.91 |                           1431.91 |                         1 |
|    6 | DABHOL-PANVEL PIPELINE PROJECT                               | PETROLEUM                 | GAIL                   | 01/2006                         | 07/2007                                       | 04/2008                                          |                        1143.54 |                           1326.52 |                         9 |
|    7 | DAHEJ-HAZIRA-URAN PIPELINE PROJECT(GAIL)                     | PETROLEUM                 | GAIL                   | 12/2002                         | 07/2005                                       | 05/2007                                          |                        1416    |                           1521.23 |                        22 |
|    8 | CLEAN FUELS PROJECT AT VISAKH REFINERY(HPCL)                 | PETROLEUM                 | HPCL                   | 04/2003                         | 05/2006                                       | 08/2007                                          |                        1635    |                           2147.79 |                        15 |
|    9 | NAPHTHA CRACKER & DOWNSTREAM POLYMER PROJECT AT PANIPAT      | PETROLEUM                 | IOCL                   | 04/2006                         | 09/2009                                       | 11/2009                                          |                       12138    |                          14439    |                         2 |
|   10 | DADRI- PANIPAT R-LNG SPUR PIPELINE                           | PETROLEUM                 | IOCL                   | 06/2005                         | 06/2008                                       | 01/2009                                          |                         250.66 |                            250.66 |                         7 |
|   11 | INST. OF FACILITIES FOR IMPROVEMENT IN DIESEL QUALITY (IOCL) | PETROLEUM                 | IOCL                   | 11/2005                         | 04/2009                                       | 12/2009                                          |                        1876    |                           2869    |                         8 |
|   12 | AUGMENTATION OF MUNDRA-PANIPAT CRUDE OIL PIPLINE             | PETROLEUM                 | IOCL                   | 06/2005                         | 03/2008                                       | 12/2008                                          |                         205    |                            205    |                         9 |
|   13 | EXPANSION OF PANIPAT REFINERY FROM 12 TO 15 MMTPA            | PETROLEUM                 | IOCL                   | 06/2005                         | 03/2008                                       | 12/2008                                          |                         806    |                            806    |                         9 |
|   14 | KOYALI-RATLAM PRODUCT OIL PIPLINE (IOCL)                     | PETROLEUM                 | IOCL                   | 12/2004                         | 12/2006                                       | 11/2007                                          |                         224.69 |                            181.78 |                        11 |
|   15 | PARADIP-HALDIA CRUDE OIL PIPLINE (IOCL)                      | PETROLEUM                 | IOCL                   | 03/2004                         | 03/2006                                       | 06/2007                                          |                        1178    |                           1140    |                        15 |
|   16 | C2-C3 AND LPG RECOVERY FROM LNG, DAHEJ (ONGC)                | PETROLEUM                 | ONGC                   | 12/2003                         | 05/2008                                       | 06/2008                                          |                         900.92 |                           1493.49 |                         1 |
|   17 | ADDL DEV. OF BASIN FIELD AND INST. OF IIND BOSTER COMP. ONGC | PETROLEUM                 | ONGC                   | 03/2004                         | 01/2008                                       | 03/2008                                          |                        1770.69 |                           2937.01 |                         2 |
|   18 | DEVELOPMENT OF SB-11,BASSEIN FIELD                           | PETROLEUM                 | ONGC                   | 03/2005                         | 05/2007                                       | 09/2007                                          |                         245.33 |                            245.33 |                         4 |
|   19 | ADDITIONAL DEVELOPMENT HEERA, PART-II                        | PETROLEUM                 | ONGC                   | 01/2005                         | 04/2007                                       | 09/2007                                          |                         569.07 |                            569.07 |                         5 |
|   20 | ADDL.DEVELOPMENT OF A-1 LAYER,L-III RESERVOIR MHN            | PETROLEUM                 | ONGC                   | 04/2005                         | 12/2006                                       | 09/2007                                          |                         910.53 |                            910.53 |                         9 |
|   21 | DEVELOPMENT OF G1 AND GS-15 (ONGCL)                          | PETROLEUM                 | ONGC                   | 04/2003                         | 04/2006                                       | 03/2007                                          |                         429.82 |                           1262.93 |                        11 |
|   22 | IOR LAKWA - LAKHMANI (ONGCL)                                 | PETROLEUM                 | ONGC                   | 09/2001                         | 03/2007                                       | 03/2010                                          |                         345.1  |                            429.38 |                        36 |

|   SN | PROJECT                                                                         | SECTOR    | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONING (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   TIME OVERRUN $ (MONTHS) |
|------|---------------------------------------------------------------------------------|-----------|------------------------|---------------------------------|-----------------------------------------------|--------------------------------------------------|--------------------------------|-----------------------------------|---------------------------|
|   23 | IOR, RUDRASAGAR (ONGCL)                                                         | PETROLEUM | ONGC                   | 09/2001                         | 03/2006                                       | 03/2009                                          |                         113.9  |                            219.22 |                        36 |
|   24 | IOR GELEKI (ONGCL)                                                              | PETROLEUM | ONGC                   | 09/2001                         | 03/2007                                       | 03/2011                                          |                         390.09 |                            834.9  |                        48 |
|   25 | MUMBAI HIGH SOUTH DEVELOPMENT (ONGCL)                                           | PETROLEUM | ONGC                   | 10/2001                         | 07/2007                                       | 12/2008                                          |                        5255.97 |                           6579.25 |                        17 |
|   26 | DEVELOPMENT OF BASSEIN EAST (ONGCL)                                             | PETROLEUM | ONGC                   | 04/2003                         | 03/2006                                       | 03/2008                                          |                         985.17 |                           1688.38 |                        24 |
|   27 | KAMENG HYDROELECTRIC PROJECT (NEEPCO)                                           | POWER     | NEEPCO                 | 12/2004                         | 12/2009                                       | 03/2011                                          |                        2496.9  |                           2496.9  |                        15 |
|   28 | TUIRIAL HE PROJECT(NEEPCO)                                                      | POWER     | NEEPCO                 | 07/1998                         | 07/2006                                       | 03/2009                                          |                         368.72 |                            687.8  |                        32 |
|   29 | PARBATI H.E.P. STAGE -III (NHPC)                                                | POWER     | NHPC                   | 10/2005                         | 10/2010                                       | 11/2010                                          |                        2304.56 |                           2304.56 |                         1 |
|   30 | TEESTA HE PROJECT STAGE-V (NHPC)                                                | POWER     | NHPC                   | 02/2000                         | 02/2007                                       | 01/2008                                          |                        2198.04 |                           2198.04 |                        11 |
|   31 | SEWA- II H.E.P (NHPC)                                                           | POWER     | NHPC                   | 09/2003                         | 09/2007                                       | 12/2008                                          |                         665.46 |                            665.46 |                        15 |
|   32 | SUBANSIRI LOWER H.E.P (8X250 MW) (NHPC)                                         | POWER     | NHPC                   | 09/2003                         | 09/2010                                       | 01/2012                                          |                        6285.33 |                           6285.33 |                        16 |
|   33 | TEESTA LOW DAM STAGE III HYDROELECTRIC POWER PROJECT (NHPC)                     | POWER     | NHPC                   | 10/2003                         | 03/2007                                       | 09/2008                                          |                         768.92 |                            768.92 |                        18 |
|   34 | KOTESHWAR HEP(THDC)                                                             | POWER     | THDCIL                 | 04/2000                         | 04/2005                                       | 06/2010                                          |                        1301.56 |                           1301.56 |                        62 |
|   35 | VINDHYACHAL-KORBA (P.GRID)                                                      | POWER     | PGCIL                  | 02/2004                         | 02/2007                                       | 04/2007                                          |                         164.02 |                            222    |                         2 |
|   36 | SIPAT TRANSMISSION SYSTEM STAGE-1 (P.GR.)                                       | POWER     | PGCIL                  | 12/2003                         | 02/2007                                       | 05/2007                                          |                        1454.79 |                           1997.75 |                         3 |
|   37 | NORTHERN REGION SYSTEM STRENGTHENING - I (P.GRID)                               | POWER     | PGCIL                  | 01/2004                         | 07/2006                                       | 06/2007                                          |                         271.8  |                            281.38 |                        11 |
|   38 | AMRAVATI-NARKHER NL(CR)                                                         | RAILWAYS  | CR                     | 06/1994                         | 06/1999                                       | 03/2007                                          |                         663.01 |                            284.27 |                        93 |
|   39 | LANJHIGARH-JUNAGARH NL(ECOR)                                                    | RAILWAYS  | ECOR                   | 04/1993                         | 03/2002                                       | 12/2008                                          |                         100    |                            119.29 |                        81 |
|   40 | RAIL-CUM-ROAD BRIDGE AT MUNGER (NL), ECR                                        | RAILWAYS  | ECR                    | 04/2002                         | 03/2009                                       | 12/2009                                          |                         921    |                            921    |                         9 |
|   41 | ARA-SASARAM(NL),ECR                                                             | RAILWAYS  | ECR                    | 07/1997                         | 03/2006                                       | 12/2007                                          |                         120    |                            189.14 |                        21 |
|   42 | RAJGIR-TILAIYA (NL), ECR                                                        | RAILWAYS  | ECR                    | 04/2001                         | 03/2006                                       | 12/2007                                          |                         180.82 |                            180.82 |                        21 |
|   43 | PATNA GANGA BRIDGE (NL), ECR                                                    | RAILWAYS  | ECR                    | 04/2001                         | 10/2007                                       | 12/2010                                          |                         624.47 |                            624.47 |                        38 |
|   44 | DEOGHAR-DUMKA NEW BG LINE (DOUBL.)(ER)                                          | RAILWAYS  | ER                     | 02/1999                         | 12/2006                                       | 03/2008                                          |                         180.73 |                            180.73 |                        15 |
|   45 | TOLLYGANJ-GARIA WITH EXTENSION TO DUM DUM-NOAPARA AND NOAPARA-NSCB AIRPORT(MTP) | RAILWAYS  | MRTP                   | 03/2000                         | 12/2006                                       | 12/2007                                          |                        1049.69 |                            907.69 |                        12 |
|   46 | BELAPUR-SEAWOOD-URAN ELECTRIFIED DOUBLE LINE(MTP)                               | RAILWAYS  | MRTP                   | 03/1996                         | 03/2004                                       | 03/2008                                          |                         495.44 |                            495.44 |                        48 |
|   47 | GUNA-ETAWAH VIA SHIVPURI-GWALIOR - BHIND NL, (NCR)                              | RAILWAYS  | NCR                    | 04/1986                         | 03/1994                                       | 06/2007                                          |                         158.77 |                            400    |                       159 |
|   48 | KUMARGHAT-AGARTALA(NL),NEFR                                                     | RAILWAYS  | NFR                    | 04/1996                         | 03/2007                                       | 12/2007                                          |                         575    |                            879.99 |                         9 |
|   49 | BPUTRA BRIDGE AT BOGIBIL AND LINK LINES NEFR                                    | RAILWAYS  | NFR                    | 09/1997                         | 04/2008                                       | 03/2009                                          |                        1500    |                           1767.36 |                        11 |
|   50 | LUMDING-SILCHAR(GC),NEFR                                                        | RAILWAYS  | NFR                    | 04/1996                         | 03/2009                                       | 03/2010                                          |                         648    |                           1676.31 |                        12 |

|   SN | PROJECT                                                                    | SECTOR                      | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONING (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   TIME OVERRUN $ (MONTHS) |
|------|----------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|-----------------------------------------------|--------------------------------------------------|--------------------------------|-----------------------------------|---------------------------|
|   51 | NEW JALPAIGURI-NEW BONGAIGAON (GC),NEFR                                    | RAILWAYS                    | NFR                    | 11/1998                         | 03/2003                                       | 03/2008                                          |                         536.85 |                            890.83 |                        60 |
|   52 | HAPUR-KANKATHER (LD),NR                                                    | RAILWAYS                    | NR                     | 04/2003                         | 03/2007                                       | 12/2007                                          |                         106.64 |                            106.64 |                         9 |
|   53 | JALANDHAR-PATHANKOT-JAMMU-TAWI (LD),NR                                     | RAILWAYS                    | NR                     | 03/2002                         | 06/2007                                       | 03/2008                                          |                         625.3  |                            461.23 |                         9 |
|   54 | UDHAMPUR-SRINAGAR-BARAMULLA (NL),NR                                        | RAILWAYS                    | NR                     | 03/1995                         | 11/2002                                       | 10/2009                                          |                        2500    |                           9000    |                        83 |
|   55 | KHARAGPUR- BHUBANESWAR(RE) INCL. ADRA-MIDNAPORE (RE)                       | RAILWAYS                    | RE                     | 03/1995                         | 03/2000                                       | 03/2007                                          |                         258.58 |                            371.01 |                        84 |
|   56 | AMBALA-MORADABAD(RE)                                                       | RAILWAYS                    | RE                     | 03/1993                         | 03/1998                                       | 06/2007                                          |                         152.21 |                            222.96 |                       111 |
|   57 | RAICHUR-GUNTAKAL(DL)(SCR)                                                  | RAILWAYS                    | RVNL                   | 04/2003                         | 12/2007                                       | 09/2008                                          |                         136.62 |                            221.93 |                         9 |
|   58 | KATAPADI-PAKLA-TIRUPTI(GC) ELECTRIFICATION ASP                             | RAILWAYS                    | SCR                    | 04/1992                         | 03/2007                                       | 09/2007                                          |                         130    |                            210.81 |                         6 |
|   59 | RANCHI-LOHARDAGA(GC),SER                                                   | RAILWAYS                    | SER                    | 04/1997                         | 06/2004                                       | 03/2009                                          |                         194.07 |                            426    |                        57 |
|   60 | PRATAPNAGAR-CHOTA UDAIPUR (GC) (WR)                                        | RAILWAYS                    | WR                     | 04/2005                         | 03/2008                                       | 12/2008                                          |                         148.61 |                            227.52 |                         9 |
|   61 | RAJKOT-VERAVAL (GC) AND WANSJALIYA- JETALSAR GC AND VERAVAL SOMNATH NL(WR) | RAILWAYS                    | WR                     | 04/1992                         | 03/1996                                       | 03/2008                                          |                         112.53 |                            374.34 |                       144 |
|   62 | BAKARIA TO GOGUNDA(RJ-2) NH-76 PHASE-II KM.74-KM.30                        | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 04/2008                                       | 05/2008                                          |                         457    |                            530.9  |                         1 |
|   63 | KOTWA TO DEWAPUR(10 LMNHP),NH-28 PHASE-II, KM.440 TO KM.402                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 10/2008                                       | 11/2008                                          |                         240    |                            240    |                         1 |
|   64 | DEEWAPUR TO UP/BIHAR BORDER (LMNHP-9)- NH-28, KM.402-360.915               | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 10/2008                                       | 11/2008                                          |                         300    |                            300    |                         1 |
|   65 | GORAKHPUR-AYODHYA (LMNHP-4),NH-28, KM.164.00 TO KM.135.00                  | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 10/2008                                       | 11/2008                                          |                         205    |                            205    |                         1 |
|   66 | AYODHYA-LUCKNOW (LMNHP-3),NH-28, KM.135.000 TO KM.93.075                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 10/2008                                       | 11/2008                                          |                         212    |                            212    |                         1 |
|   67 | KOTA BYPASS,RJ-4, NH-76 (NHAI)                                             | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 10/2008                                       | 11/2008                                          |                         275    |                            250.39 |                         1 |

|   SN | PROJECT                                                     | SECTOR                      | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONING (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   TIME OVERRUN $ (MONTHS) |
|------|-------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|-----------------------------------------------|--------------------------------------------------|--------------------------------|-----------------------------------|---------------------------|
|   68 | CHENNAI BYPASS (NHAI) OTHERS, NH-45, 4 AND 5                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 11/2007                                       | 01/2008                                          |                         480    |                            480    |                         2 |
|   69 | KARUR TO MADURAI (NH-7), KM.305.6 TO KM.373.275, NH-7       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 01/2009                                       | 04/2009                                          |                         327.2  |                            327.2  |                         3 |
|   70 | SONAPUR TO GUWAHTI (AS-3)                                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 03/2008                                       | 06/2008                                          |                         245    |                            245    |                         3 |
|   71 | VIJAYAPUR TO PATHANKOT (NS-35/J AND K) NH-1A KM.50 TO KM.80 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 03/2008                                       | 06/2008                                          |                         166.27 |                            166.27 |                         3 |
|   72 | VIJAYAPUR TO PATHANKOT (J AND K) NH-1A KM.16.35 TO KM.50.00 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 03/2008                                       | 06/2008                                          |                         193.09 |                            193.09 |                         3 |
|   73 | SALEM TO KARUR, KM.258-645 TO KM.292.6                      | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 08/2008                                       | 12/2008                                          |                         205.6  |                            205.6  |                         4 |
|   74 | ALLAHABAD BYPASS (KM.198-KM.242.708) GQ, NH-2               | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2000                         | 05/2007                                       | 12/2007                                          |                         534.39 |                            534.39 |                         7 |
|   75 | SILCHAR-UDARBAND (PH.II) HN-54, KM.309 TO KM.275            | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 09/2007                                       | 04/2008                                          |                         157.47 |                            154.57 |                         7 |
|   76 | JALANDAR-AMRITSAR, KM.407/100 TO KM.456/100, NH-1           | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2005                         | 02/2009                                       | 11/2009                                          |                         263    |                            263    |                         9 |
|   77 | ORAI TO JHANSI (UP-5),NH-25, KM.220.0 TO KM.170.0           | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 03/2008                                       | 12/2008                                          |                         340.68 |                            340.68 |                         9 |

|   SN | PROJECT                                                  | SECTOR                      | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONING (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   TIME OVERRUN $ (MONTHS) |
|------|----------------------------------------------------------|-----------------------------|------------------------|---------------------------------|-----------------------------------------------|--------------------------------------------------|--------------------------------|-----------------------------------|---------------------------|
|   78 | PARADIP PORT,NH-5A (PORT CONNECTIVITY) KM 0 - KM 77      | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2000                         | 02/2007                                       | 12/2007                                          |                         428    |                            428    |                        10 |
|   79 | GOGUNDA TO UDAIPUR (RJ-3) NH.76 KM.104 TO KM.73          | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 08/2007                                       | 07/2008                                          |                         266    |                            288.06 |                        11 |
|   80 | ALLAHABAD BYPASS (KM.158-KM.198) GQ, NH- 2               | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2000                         | 12/2006                                       | 12/2007                                          |                         440.93 |                            440.93 |                        12 |
|   81 | TUTICORIN PORT,NH-7A (PORT CONNECTIVITY)                 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2000                         | 08/2006                                       | 12/2007                                          |                         231.2  |                            231.2  |                        16 |
|   82 | COCHIN PORT, NH-47 (PORT CONNECTIVITY) KMS 348 - KMS 358 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2000                         | 08/2006                                       | 12/2007                                          |                         106    |                            106    |                        16 |
|   83 | VIVEKANANDA BRIDGE AND APPROACH (GQ), NH-2               | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2000                         | 06/2005                                       | 04/2007                                          |                         641    |                            641    |                        22 |
|   84 | HARANGAJO TO MAIBANG,KM 164.08-190.587 NH-54             | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 09/2007                                       | 07/2009                                          |                         212    |                            212    |                        22 |
|   85 | DELHI-GURGAON SECTION (OTHERS) KM.143- KM.42 (NH-8)      | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2000                         | 07/2005                                       | 06/2007                                          |                         555    |                            710    |                        23 |
|   86 | ETAWAH-RAJPUR (GQ) KM.321.1-KM.393 (NH- 2)               | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2000                         | 03/2005                                       | 04/2007                                          |                         348.44 |                            348.44 |                        25 |
|   87 | AURANGABAD-BARACHATTI (GQ) KM.180- KM.240 (NH-2)         | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2000                         | 03/2005                                       | 05/2007                                          |                         320.42 |                            320.42 |                        26 |

|   SN | PROJECT                                                      | SECTOR                      | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONING (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   TIME OVERRUN $ (MONTHS) |
|------|--------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|-----------------------------------------------|--------------------------------------------------|--------------------------------|-----------------------------------|---------------------------|
|   88 | BARACHATTI-GORHAR (GQ) KM.240-KM.320, NH-2                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2000                         | 03/2005                                       | 05/2007                                          |                         452.71 |                            452.71 |                        26 |
|   89 | VARANASI-MOHANIA (GQ) KM.317-329 AND KM.0-KM.65 (NH-2)       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2000                         | 03/2005                                       | 07/2007                                          |                         467.93 |                            467.93 |                        28 |
|   90 | SASARAM-DEHRI ON-SONE (GQ) KM.110- KM.140 (NH-2)             | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2000                         | 03/2005                                       | 07/2007                                          |                         221.87 |                            221.87 |                        28 |
|   91 | SHIKOHABAD ETAWAH (NH-2) (NHAI) GQ, KM.250.5-KM.307.5, NH-2  | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2000                         | 03/2005                                       | 09/2007                                          |                         261.22 |                            261.22 |                        30 |
|   92 | BORKHEDI-JAM (NS-22/MH) PH.II KM.36.6 TO KM.64.0, NH-7       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 06/2005                                       | 12/2007                                          |                         110    |                            110    |                        30 |
|   93 | KANPUR-FATEHPUR (GQ) KM.470-483-KM.0- KM.38 (NH-2)           | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2000                         | 03/2005                                       | 10/2007                                          |                         495.35 |                            495.35 |                        31 |
|   94 | SIKANDARA-BHAUNTI (GQ) KM.393-KM.470 (NH-2)                  | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2000                         | 08/2004                                       | 04/2007                                          |                         323.62 |                            323.62 |                        32 |
|   95 | GORHAR-BARWA ADDA (GQ) KM.320- KM.398.75 (NH-2)              | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2000                         | 03/2005                                       | 11/2007                                          |                         399.75 |                            399.75 |                        32 |
|   96 | BHILADI TO PORBANDAR (PACK..-I) PH.-II KM.52.5 TO 2.0, NH-8B | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 02/2005                                       | 11/2007                                          |                         255.96 |                            276.07 |                        33 |
|   97 | RADHANPUR TO GAGODHAR(PACKAGE-V) PHASE-II                    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 02/2005                                       | 11/2007                                          |                         429.4  |                            410.24 |                        33 |

|   SN | PROJECT                                                      | SECTOR                      | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONING (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   TIME OVERRUN $ (MONTHS) |
|------|--------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|-----------------------------------------------|--------------------------------------------------|--------------------------------|-----------------------------------|---------------------------|
|   98 | DEESA TO RADHANPUR (PACK.-VI) PHASE-II, KM.372.60-458, NH-14 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 02/2005                                       | 11/2007                                          |                         399.89 |                            479.74 |                        33 |
|   99 | JHANSI BYPASS (UP-3), KM.104-KM.91, NH-25                    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 08/2005                                       | 05/2008                                          |                         158.06 |                            158.06 |                        33 |
|  100 | AGRA-SHIKOHABAD (GQ) KM.199.66- KM.250.50 (NH-2)             | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2000                         | 03/2005                                       | 12/2007                                          |                         367.49 |                            367.49 |                        33 |
|  101 | HALDIA PORT (PORT CONNECTIVITY) (NH-41)                      | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2000                         | 03/2005                                       | 12/2007                                          |                         273    |                            273    |                        33 |
|  102 | DEVDHARI-KELAPUR                                             | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 07/2005                                       | 04/2008                                          |                         144    |                            144    |                        33 |
|  103 | DEVDHARI-WADNER                                              | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 07/2005                                       | 04/2008                                          |                         145    |                            145    |                        33 |
|  104 | JAM-WADNER                                                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 07/2005                                       | 04/2008                                          |                         145    |                            145    |                        33 |
|  105 | CHITTORGARH BYPASS(RJ-6) NH-76 KM.159 TO KM.213              | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2005                         | 08/2005                                       | 06/2008                                          |                         133.03 |                            133.03 |                        34 |
|  106 | HAVERI-HARIHAR (GQ) KM.340-KM.284 (NH-4)                     | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2000                         | 08/2004                                       | 06/2007                                          |                         241    |                            241    |                        34 |
|  107 | HARIHAR-CHITRADURGA (GQ) KM.284-KM.207 (NH-4)                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2000                         | 08/2004                                       | 06/2007                                          |                         318    |                            318    |                        34 |

|   SN | PROJECT                                                         | SECTOR                      | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONING (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   TIME OVERRUN $ (MONTHS) |
|------|-----------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|-----------------------------------------------|--------------------------------------------------|--------------------------------|-----------------------------------|---------------------------|
|  108 | CHITRADURGA-SIRA (GQ) KM.189-KM.122.3 (NH-4)                    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2000                         | 08/2004                                       | 06/2007                                          |                         304    |                            304    |                        34 |
|  109 | HANDIA-VARANASI (GQ) KM.245-KM.317 (NH- 2)                      | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2000                         | 07/2004                                       | 05/2007                                          |                         286    |                            286    |                        34 |
|  110 | BIJNI TO ASSAM/WB BORDER PH.II, KM.30.00 TO 0.00, NH-31 C       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 06/2005                                       | 06/2008                                          |                         230    |                            230    |                        36 |
|  111 | KUNJWANI-VIJAYPUR(NS-15) (NS AND EW-PH- I) KM.80-KM.97.20,NH-1A | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2000                         | 12/2004                                       | 12/2007                                          |                         110    |                            110    |                        36 |
|  112 | LUCKNOW-BYPASS (EW) (NS AND EW-PH-I) NH-25 AND NH-28 VIA NH-56  | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2000                         | 06/2004                                       | 06/2007                                          |                         182.52 |                            185.52 |                        36 |
|  113 | BRIDGES-SECTION (GQ) KM.61-KM.199 (NH-5)                        | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2000                         | 05/2004                                       | 06/2007                                          |                         155    |                            155    |                        37 |
|  114 | MEHSI TO KOTWA (LMNHP-II), PH.II, KM.480 TO KM.440, NH-28       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 07/2005                                       | 09/2008                                          |                         239    |                            239    |                        38 |
|  115 | MUZZAFFARPUR TO MEHSI (LMNHP-12), KM.520 TO 480, NH-28          | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 07/2005                                       | 09/2008                                          |                         275    |                            275    |                        38 |
|  116 | BELGAUM-DHARWAD (GQ) KM.495-KM.433 (NH-4)                       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2000                         | 02/2004                                       | 05/2007                                          |                         279    |                            279    |                        39 |
|  117 | NANDHI HILLS CROSS-DEVANHALLI (NS AND EW-PH-I) KM.556-539       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2000                         | 03/2004                                       | 06/2007                                          |                         172.06 |                            172.06 |                        39 |

|   SN | PROJECT                                                         | SECTOR                      | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONING (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   TIME OVERRUN $ (MONTHS) |
|------|-----------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|-----------------------------------------------|--------------------------------------------------|--------------------------------|-----------------------------------|---------------------------|
|  118 | SRIKAKULAM - CHAMPAWATI, KM.97-KM.49, NH-5                      | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2000                         | 02/2004                                       | 06/2007                                          |                         171.97 |                            171.97 |                        40 |
|  119 | KANCHIPURAM-POONAMALEE (GQ) KM.70.2- KM.13.8 (NH-4)             | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2000                         | 12/2003                                       | 04/2007                                          |                         211    |                            211    |                        40 |
|  120 | LAXMANNATH-BALESHWAR (GQ) KM.0- KM.53.41 (NH-60)                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2000                         | 12/2003                                       | 04/2007                                          |                         272    |                            272    |                        40 |
|  121 | BHUBANESWAR-KHURDA (GQ) KM.387.7- KM.418 (NH-5)                 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2000                         | 01/2004                                       | 06/2007                                          |                         140.85 |                            140.85 |                        41 |
|  122 | PURNEA-GOYAKOTA SEC.(EW) (NS AND EW- PH-I) KM.419-KM.447, NH-31 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2000                         | 07/2004                                       | 12/2007                                          |                         205.73 |                            205.73 |                        41 |
|  123 | HUBLI-HAVERI (GQ) KM.404-KM.340 (NH-4)\                         | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2000                         | 12/2003                                       | 06/2007                                          |                         260.93 |                            260.93 |                        42 |
|  124 | SUNAKHALA-GANJAM (GQ) KM.338-KM.284 (NH-5)                      | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2000                         | 04/2004                                       | 12/2007                                          |                         225    |                            225    |                        44 |
|  125 | FATEHPUR-KHAGA (GQ) KM.38-KM.115 (NH-2)                         | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2000                         | 07/2004                                       | 03/2008                                          |                         372.4  |                            372.4  |                        44 |
|  126 | CHITRADURGA BY PASS (GQ) KM.207-KM.189 (NH-4)                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2000                         | 08/2004                                       | 06/2008                                          |                         104    |                            104    |                        46 |
|  127 | BALASORE-BHADRAK (GQ) KM.136.5-199.14 (NH-5)                    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2000                         | 02/2004                                       | 12/2007                                          |                         227.25 |                            227.25 |                        46 |

|   SN | PROJECT                                                            | SECTOR                      | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONING (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   TIME OVERRUN $ (MONTHS) |
|------|--------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|-----------------------------------------------|--------------------------------------------------|--------------------------------|-----------------------------------|---------------------------|
|  128 | ETAWAH BYPASS, KM.307.5-KM.321.1, NH-2                             | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2000                         | 10/2003                                       | 02/2008                                          |                          89.5  |                            132.18 |                        52 |
|  129 | GANJAM-ICCHAPURUM,NH-5(NHAI)                                       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2000                         | 02/2004                                       | 11/2008                                          |                         263.27 |                            263.27 |                        57 |
|  130 | DEEPENING AND WIDENING OF MUMBAI HARBOUR CHANNEL AND JNPT CHANNEL  | SHIPPING AND PORTS          | PORT TRUST             | 10/2005                         | 10/2008                                       | 02/2009                                          |                         800    |                            800    |                         4 |
|  131 | ESTABLISHMENT OF VESSEL TRAFFIC SERVICES IN GULF OF KUTCH          | SHIPPING AND PORTS          | SHIPP.                 | 01/2002                         | 12/2005                                       | 06/2007                                          |                         165    |                            165    |                        18 |
|  132 | ACQ.OF 700 PASS-CUM 160MT CARGO VESSEL FR.HINDUSTAN SHIPYARD       | SHIPPING AND PORTS          | SHIPP.                 | 06/2000                         | 02/2004                                       | 04/2007                                          |                         129.62 |                            129.62 |                        38 |
|  133 | COKE OVEN BATTERY NO. 4(PHASE-1) (RINL)                            | STEEL                       | RINL                   | 12/2003                         | 12/2006                                       | 08/2007                                          |                         286.63 |                            355.21 |                         8 |
|  134 | INSTALLATION OF SLAB CASTLER, RH DEGASSER AND LADLE FURNACE (SAIL) | STEEL                       | SAIL                   | 07/2005                         | 09/2007                                       | 11/2007                                          |                         520.76 |                            520.76 |                         2 |
|  135 | REBUILDING OF COKE OVEN BATTERY NO. 5 BOKARO (SAIL)                | STEEL                       | SAIL                   | 12/2004                         | 01/2007                                       | 05/2007                                          |                         198.84 |                            198.84 |                         4 |
|  136 | REBUILDING OF COKE OVEN BATTERY NO.5. BHILAI (SAIL)                | STEEL                       | SAIL                   | 12/2004                         | 01/2007                                       | 12/2007                                          |                         219.04 |                            219.04 |                        11 |
|  137 | BLOOM CASTER(SAIL)                                                 | STEEL                       | SAIL                   | 05/2004                         | 05/2006                                       | 05/2007                                          |                         271.41 |                            271.41 |                        12 |
|  138 | REBUILDING OF COKE OVEN BATTERY NO. 1 (SAIL)                       | STEEL                       | SAIL                   | 03/2003                         | 12/2005                                       | 05/2007                                          |                         112.39 |                            112.39 |                        17 |
|  139 | IMPLEMENTATION AND EXECUTION OF NEW TECHNOLOGY                     | TELECOMMUNI CATIONS         | BSNL                   | 10/2004                         | 06/2006                                       | 05/2007                                          |                         160    |                            135    |                        11 |
|  140 | GSM BASED NETWORK EXPANSION-PH-IV-TN                               | TELECOMMUNI CATIONS         | BSNL                   | 02/2005                         | 06/2006                                       | 06/2007                                          |                         650.42 |                            650.42 |                        12 |
|  141 | PROJECT-1 NIB-II IP INFRASTRUCTURE                                 | TELECOMMUNI CATIONS         | BSNL                   | 11/2003                         | 05/2006                                       | 06/2007                                          |                         250    |                            250    |                        13 |
|  142 | PROJECT 2.2 OF NIB-II BROAD BAND RAS                               | TELECOMMUNI CATIONS         | BSNL                   | 11/2003                         | 05/2006                                       | 07/2007                                          |                         350    |                            300    |                        14 |
|  143 | GSM EXPANSION PH.IV (B) (BSNL) (WEST ZONE-MP)                      | TELECOMMUNI CATIONS         | BSNL                   | 07/2005                         | 03/2006                                       | 06/2007                                          |                         174    |                            174    |                        15 |
|  144 | GSM EXPANSION PH.IV (B) (BSNL) MAHARASHTRA                         | TELECOMMUNI CATIONS         | BSNL                   | 07/2005                         | 03/2006                                       | 07/2007                                          |                        1174.75 |                           1174.75 |                        16 |
|  145 | PROJ.III OF NIB-II OF MESSAGING STORAGE                            | TELECOMMUNI CATIONS         | BSNL                   | 11/2003                         | 12/2005                                       | 06/2007                                          |                         250    |                            250    |                        18 |
|  146 | JHARKHAND CMTS PHASE - IV (BSNL)                                   | TELECOMMUNI CATIONS         | BSNL                   | 09/2004                         | 11/2005                                       | 06/2007                                          |                         134.85 |                            134.85 |                        19 |
|  147 | KARNATAKA CMTS PHASE IV                                            | TELECOMMUNI CATIONS         | BSNL                   | 01/2004                         | 06/2005                                       | 06/2007                                          |                         373.46 |                            260    |                        24 |

|   SN | PROJECT                                                       | SECTOR              | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONING (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   TIME OVERRUN $ (MONTHS) |
|------|---------------------------------------------------------------|---------------------|------------------------|---------------------------------|-----------------------------------------------|--------------------------------------------------|--------------------------------|-----------------------------------|---------------------------|
|  148 | GSM BASED NETWORK EXPANSION PH-IV (BSNL)(ASSAM)               | TELECOMMUNI CATIONS | BSNL                   | 10/2004                         | 06/2005                                       | 06/2007                                          |                         101.86 |                            101.86 |                        24 |
|  149 | GSM BASED NETWORK EXPANSION PH-IV (BSNL)(A.P)                 | TELECOMMUNI CATIONS | BSNL                   | 08/2004                         | 06/2005                                       | 06/2007                                          |                         647.69 |                            350    |                        24 |
|  150 | GSM BASED NETWORK EXPANSION PH-IV (BSNL)(CHENNAI)             | TELECOMMUNI CATIONS | BSNL                   | 02/2005                         | 06/2005                                       | 06/2007                                          |                         170.88 |                            170.88 |                        24 |
|  151 | GSM BASED NETWORK EXPANSION PH-IV (BSNL)(KERALA)              | TELECOMMUNI CATIONS | BSNL                   | 10/2004                         | 06/2005                                       | 06/2007                                          |                         453.85 |                            453.85 |                        24 |
|  152 | CMTS(PH-IV) GSM BASED NETWORK EXPANSION PH-IV (BSNL)(HARYANA  | TELECOMMUNI CATIONS | BSNL                   | 12/2004                         | 06/2005                                       | 06/2007                                          |                         185    |                            200    |                        24 |
|  153 | NATIONAL RADIO SPECTRUM MANAGEMENTAND MONIT. SY. IN WPC (DOT) | TELECOMMUNI CATIONS | DOT                    | 08/2000                         | 12/2004                                       | 03/2007                                          |                         279.97 |                            172.04 |                        27 |
|  154 | CONVERGENT BILLING AND CRM- MTNL(DELHI)                       | TELECOMMUNI CATIONS | MTNL                   | 12/2005                         | 02/2007                                       | 05/2007                                          |                         249    |                            249    |                         3 |
|  155 | CONVERGENT BILLING AND CRM(MUMBAI)                            | TELECOMMUNI CATIONS | MTNL                   | 01/2006                         | 02/2007                                       | 12/2007                                          |                         247    |                            247    |                        10 |
|  156 | EXPANSION OF GSM 400 (MTNL) (MUMBAI)                          | TELECOMMUNI CATIONS | MTNL                   | 01/2004                         | 01/2005                                       | 04/2007                                          |                         216.37 |                            216.37 |                        27 |
|  157 | PAGLADIYA DAM PROJECT                                         | WATER RESOURCES     | MOWR                   | 01/2001                         | 12/2007                                       | 03/2008                                          |                         542.9  |                           1069.4  |                         3 |

Annexure - I B

## STATEMENT REFERRED TO IN REPLY TO PART (c) OF LOK SABHA STARRED QUESTION NO 52  DUE FOR ANSWER ON  27.04.2016 DETAILS OF CENTRAL SECTOR PROJECTS SHOWING COST OVERRUNS (as on 01.04.2007)

|   SN | PROJECT                                                      | SECTOR                    | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONING (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   COST OVERRUN ^ (%) |
|------|--------------------------------------------------------------|---------------------------|------------------------|---------------------------------|-----------------------------------------------|--------------------------------------------------|--------------------------------|-----------------------------------|----------------------|
|    1 | ASHOK EXPN OCP CCL (10 MTY)                                  | COAL                      | CCL                    | 12/2007                         | 03/2011                                       | 03/2011                                          |                         341.63 |                            471.66 |                38.06 |
|    2 | NORTH EAST INDIRA GANDHI INST-ITUTE OF HEALTH AND MS         | HEALTH AND FAMILY WELFARE | H&FW                   | 05/1986                         | 03/1999                                       | 06/2007                                          |                          71.18 |                            422.6  |               493.71 |
|    3 | DABHOL-PANVEL PIPELINE PROJECT                               | PETROLEUM                 | GAIL                   | 01/2006                         | 07/2007                                       | 04/2008                                          |                        1143.54 |                           1326.52 |                16    |
|    4 | DAHEJ-HAZIRA-URAN PIPELINE PROJECT(GAIL)                     | PETROLEUM                 | GAIL                   | 12/2002                         | 07/2005                                       | 05/2007                                          |                        1416    |                           1521.23 |                 7.43 |
|    5 | GREEN FUELS AND EMISSION CONTROL (HPCL) MUMBAI REF.          | PETROLEUM                 | HPCL                   | 10/2002                         | 06/2009                                       | 11/2007                                          |                        1152    |                           1850    |                60.59 |
|    6 | CLEAN FUELS PROJECT AT VISAKH REFINERY(HPCL)                 | PETROLEUM                 | HPCL                   | 04/2003                         | 05/2006                                       | 08/2007                                          |                        1635    |                           2147.79 |                31.36 |
|    7 | MDPL PROJECT(HPCL)                                           | PETROLEUM                 | HPCL                   | 04/2004                         | 08/2007                                       | 05/2007                                          |                        1623.84 |                           1746.86 |                 7.58 |
|    8 | INST. OF FACILITIES FOR IMPROVEMENT IN DIESEL QUALITY (IOCL) | PETROLEUM                 | IOCL                   | 11/2005                         | 04/2009                                       | 12/2009                                          |                        1876    |                           2869    |                52.93 |
|    9 | NAPHTHA CRACKER & DOWNSTREAM POLYMER PROJECT AT PANIPAT      | PETROLEUM                 | IOCL                   | 04/2006                         | 09/2009                                       | 11/2009                                          |                       12138    |                          14439    |                18.96 |
|   10 | CRUDE OIL RECEIPT FACLITIES (KOCHI REFINERIES LTD)           | PETROLEUM                 | KRL                    | 03/2004                         | 05/2007                                       | 05/2007                                          |                         622.82 |                            821    |                31.82 |
|   11 | DEVELOPMENT OF G1 AND GS-15 (ONGCL)                          | PETROLEUM                 | ONGC                   | 04/2003                         | 04/2006                                       | 03/2007                                          |                         429.82 |                           1262.93 |               193.83 |
|   12 | IOR GELEKI (ONGCL)                                           | PETROLEUM                 | ONGC                   | 09/2001                         | 03/2007                                       | 03/2011                                          |                         390.09 |                            834.9  |               114.03 |
|   13 | IOR, RUDRASAGAR (ONGCL)                                      | PETROLEUM                 | ONGC                   | 09/2001                         | 03/2006                                       | 03/2009                                          |                         113.9  |                            219.22 |                92.47 |
|   14 | ADDL DEV. OF BASIN FIELD AND INST. OF IIND BOSTER COMP. ONGC | PETROLEUM                 | ONGC                   | 03/2004                         | 01/2008                                       | 03/2008                                          |                        1770.69 |                           2937.01 |                65.87 |
|   15 | C2-C3 AND LPG RECOVERY FROM LNG, DAHEJ (ONGC)                | PETROLEUM                 | ONGC                   | 12/2003                         | 05/2008                                       | 06/2008                                          |                         900.92 |                           1493.49 |                65.77 |
|   16 | BARGE BUMPER, BOAT LANDING AND RISER PROTECTORS PROJECTS     | PETROLEUM                 | ONGC                   | 09/2006                         | 02/2008                                       | 02/2008                                          |                         148.84 |                            215.96 |                45.1  |
|   17 | IOR LAKWA - LAKHMANI (ONGCL)                                 | PETROLEUM                 | ONGC                   | 09/2001                         | 03/2007                                       | 03/2010                                          |                         345.1  |                            429.38 |                24.42 |
|   18 | DEVELOPMENT OF BASSEIN EAST (ONGCL)                          | PETROLEUM                 | ONGC                   | 04/2003                         | 03/2006                                       | 03/2008                                          |                         985.17 |                           1688.38 |                71.38 |
|   19 | MUMBAI HIGH SOUTH DEVELOPMENT (ONGCL)                        | PETROLEUM                 | ONGC                   | 10/2001                         | 07/2007                                       | 12/2008                                          |                        5255.97 |                           6579.25 |                25.18 |
|   20 | TUIRIAL HE PROJECT(NEEPCO)                                   | POWER                     | NEEPCO                 | 07/1998                         | 07/2006                                       | 03/2009                                          |                         368.72 |                            687.8  |                86.54 |
|   21 | VINDHYACHAL STPP ST.-III (NTPC)                              | POWER                     | NTPC                   | 02/2003                         | 08/2007                                       | 08/2007                                          |                        4125    |                           4201.5  |                 1.85 |
|   22 | KAHALGAON-II(PHASE-I) TRANSMISSION SYSTEM (PGCIL)            | POWER                     | PGCIL                  | 10/2004                         | 10/2007                                       | 10/2007                                          |                        1771.93 |                           2967.85 |                67.49 |
|   23 | SIPAT TRANSMISSION SYSTEM STAGE-1 (P.GR.)                    | POWER                     | PGCIL                  | 12/2003                         | 02/2007                                       | 05/2007                                          |                        1454.79 |                           1997.75 |                37.32 |
|   24 | VINDHYACHAL-KORBA (P.GRID)                                   | POWER                     | PGCIL                  | 02/2004                         | 02/2007                                       | 04/2007                                          |                         164.02 |                            222    |                35.35 |

|   SN | PROJECT                                                 | SECTOR   | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONING (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   COST OVERRUN ^ (%) |
|------|---------------------------------------------------------|----------|------------------------|---------------------------------|-----------------------------------------------|--------------------------------------------------|--------------------------------|-----------------------------------|----------------------|
|   25 | TR.SYSTEM ASSOCIATED WITH TALA HEP.(P.GRID)             | POWER    | PGCIL                  | 06/2003                         | 06/2006                                       | N.A.                                             |                        1980.7  |                           2483.88 |                25.4  |
|   26 | TRANSMISSION SYSTEM - TEESTA-V HEP(3*170) (P.GRID)      | POWER    | PGCIL                  | 12/2004                         | 05/2008                                       | 05/2008                                          |                         208.75 |                            251.57 |                20.51 |
|   27 | VINDHYACHAL STAGE -III TRANSMISSION SYSTEM (P.GR.)      | POWER    | PGCIL                  | 07/2004                         | 07/2007                                       | 07/2007                                          |                         596.47 |                            692.41 |                16.08 |
|   28 | NORTHERN REGION SYSTEM STRENGTHING SCHEME - III (P.GR.) | POWER    | PGCIL                  | 07/2004                         | 03/2008                                       | 03/2008                                          |                         230.52 |                            265.74 |                15.28 |
|   29 | STRENGTHING-V OF SR GRID                                | POWER    | PGCIL                  | 06/2004                         | 06/2007                                       | 06/2007                                          |                          92.12 |                            105.86 |                14.92 |
|   30 | NEYVELI TS-II TRANSIMISSION SYSTEM (PGCIL)              | POWER    | PGCIL                  | 01/2005                         | 12/2007                                       | 12/2007                                          |                         691.83 |                            778.05 |                12.46 |
|   31 | BINA-NAGDA TRANSMISSION SYSTEM (P.GR.)                  | POWER    | PGCIL                  | 07/2004                         | 03/2008                                       | 03/2008                                          |                         266.93 |                            294.25 |                10.23 |
|   32 | SIPAT STAGE-II TRANSMISSION SYSTEM (PGCIL)              | POWER    | PGCIL                  | 08/2004                         | 08/2007                                       | 08/2007                                          |                         601.9  |                            635    |                 5.5  |
|   33 | WESTERN REGION SYSTEM STRENGTHENING SCHEME - 1(PR. GR.) | POWER    | PGCIL                  | 08/2004                         | 11/2007                                       | 11/2007                                          |                         199.21 |                            206.53 |                 3.67 |
|   34 | NORTHERN REGION SYSTEM STRENGTHENING - I (P.GRID)       | POWER    | PGCIL                  | 01/2004                         | 07/2006                                       | 06/2007                                          |                         271.8  |                            281.38 |                 3.52 |
|   35 | RAPP 5 AND 6 TRANSMISSION SYSTEM (PGCIL)                | POWER    | PGCIL                  | 06/2005                         | 03/2008                                       | 03/2008                                          |                         499.45 |                            509.79 |                 2.07 |
|   36 | MIRAJ-LATUR ROAD(GC),CR                                 | RAILWAYS | CR                     | 04/1993                         | 03/2001                                       | N.A.                                             |                         225    |                            515.57 |               129.14 |
|   37 | BARAMATI - LONAND (NL), CR                              | RAILWAYS | CR                     | 03/1998                         | N.A.                                          | N.A.                                             |                          75    |                            138.48 |                84.64 |
|   38 | KHURDA ROAD-BOLANGIR(NL)ECOR                            | RAILWAYS | ECOR                   | 04/1994                         | N.A.                                          | 12/2007                                          |                         470.21 |                           1000    |               112.67 |
|   39 | LANJHIGARH-JUNAGARH NL(ECOR)                            | RAILWAYS | ECOR                   | 04/1993                         | 03/2002                                       | 12/2008                                          |                         100    |                            119.29 |                19.29 |
|   40 | DAITARI-KEONJHAR-BANSPANI NEW LINE(ECOR)                | RAILWAYS | ECR                    | 03/1993                         | 12/1997                                       | N.A.                                             |                         242.5  |                            910    |               275.26 |
|   41 | MUZAFFARPUR-SITAMARHI(NL),ECR                           | RAILWAYS | ECR                    | 04/1997                         | 03/2012                                       | 01/2008                                          |                         100    |                            210.79 |               110.79 |
|   42 | TITLAGARH-LANJIGARH (DL) ECOR                           | RAILWAYS | ECR                    | 04/1997                         | N.A.                                          | N.A.                                             |                          66.61 |                            134.74 |               102.28 |
|   43 | ARA-SASARAM(NL),ECR                                     | RAILWAYS | ECR                    | 07/1997                         | 03/2006                                       | 12/2007                                          |                         120    |                            189.14 |                57.62 |
|   44 | KOSI BRIDGE (NL), ECR                                   | RAILWAYS | ECR                    | 04/2002                         | 03/2012                                       | 06/2009                                          |                         322.95 |                            323.41 |                 0.14 |
|   45 | KURLA-BHANDUP,5 AND 6TH P.I.,MUMBAI,CR                  | RAILWAYS | MRTP                   | 04/1995                         | 03/2002                                       | N.A.                                             |                          49.84 |                            102.9  |               106.46 |
|   46 | BORIVILI-VIRAR QUADRUPLING,WR (MTP)                     | RAILWAYS | MRTP                   | 04/1995                         | 03/2004                                       | N.A.                                             |                         325.47 |                            504.22 |                54.92 |
|   47 | TIRUMALAI-VELLACHERI EXTN. OF MRTS (MTP)                | RAILWAYS | MRTP                   | 04/1996                         | 03/2002                                       | N.A.                                             |                         605.7  |                            733.39 |                21.08 |
|   48 | GUNA-ETAWAH VIA SHIVPURI-GWALIOR - BHIND NL, (NCR)      | RAILWAYS | NCR                    | 04/1986                         | 03/1994                                       | 06/2007                                          |                         158.77 |                            400    |               151.94 |
|   49 | AGRA-ETAWAH VIA FATEHABAD AND BAH (NL) NCR              | RAILWAYS | NCR                    | 04/1999                         | 12/2009                                       | N.A.                                             |                         108    |                            214.09 |                98.23 |
|   50 | ETAWAH-MAINPURI (NL),NCR                                | RAILWAYS | NCR                    | 04/1997                         | 12/2008                                       | N.A.                                             |                         120    |                            129.7  |                 8.08 |
|   51 | KICHHA-KHATIMA (NL) - NER                               | RAILWAYS | NER                    | 04/2003                         | N.A.                                          | N.A.                                             |                         142.45 |                            165.67 |                16.3  |

|   SN | PROJECT                                                                   | SECTOR   | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONING (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   COST OVERRUN ^ (%) |
|------|---------------------------------------------------------------------------|----------|------------------------|---------------------------------|-----------------------------------------------|--------------------------------------------------|--------------------------------|-----------------------------------|----------------------|
|   52 | NEW BG RLY LINE FROM EKLAKHI- BALURGHAT INCLUDING GAZOLE- ITAHAR(NL),NEFR | RAILWAYS | NFR                    | 04/1983                         | N.A.                                          | N.A.                                             |                          36.8  |                            282.74 |               668.32 |
|   53 | JIRIBAM TO IMPHAL (TUPUI)(NL)(NEFR)                                       | RAILWAYS | NFR                    | 04/2003                         | 03/2011                                       | 03/2011                                          |                         727.56 |                           2000    |               174.89 |
|   54 | LUMDING-SILCHAR(GC),NEFR                                                  | RAILWAYS | NFR                    | 04/1996                         | 03/2009                                       | 03/2010                                          |                         648    |                           1676.31 |               158.69 |
|   55 | NEW JALPAIGURI-NEW BONGAIGAON (GC),NEFR                                   | RAILWAYS | NFR                    | 11/1998                         | 03/2003                                       | 03/2008                                          |                         536.85 |                            890.83 |                65.94 |
|   56 | KUMARGHAT-AGARTALA(NL),NEFR                                               | RAILWAYS | NFR                    | 04/1996                         | 03/2007                                       | 12/2007                                          |                         575    |                            879.99 |                53.04 |
|   57 | NEW MAYNAGURI TO JOGIGHOPA VIA CHANGRABANDHA (NL),NEFR                    | RAILWAYS | NFR                    | 04/2000                         | 12/2008                                       | 12/2008                                          |                         733    |                            894.38 |                22.02 |
|   58 | BPUTRA BRIDGE AT BOGIBIL AND LINK LINES NEFR                              | RAILWAYS | NFR                    | 09/1997                         | 04/2008                                       | 03/2009                                          |                        1500    |                           1767.36 |                17.82 |
|   59 | UDHAMPUR-SRINAGAR-BARAMULLA (NL),NR                                       | RAILWAYS | NR                     | 03/1995                         | 11/2002                                       | 10/2009                                          |                        2500    |                           9000    |               260    |
|   60 | CHANDIGARH-LUDHIANA(NEW BG LINE),NR                                       | RAILWAYS | NR                     | 07/1998                         | 12/2012                                       | 09/2008                                          |                         248.44 |                            577.03 |               132.26 |
|   61 | REWARI-ROHTAK (NL),NR                                                     | RAILWAYS | NR                     | 01/2004                         | 02/2010                                       | N.A.                                             |                         149.38 |                            194.83 |                30.43 |
|   62 | JIND-SONEPAT (NL),NR                                                      | RAILWAYS | NR                     | 01/2004                         | 03/2012                                       | N.A.                                             |                         238.56 |                            265.75 |                11.4  |
|   63 | REWARI-SADULPUR-HISSAR (GC),NWR                                           | RAILWAYS | NWR                    | 04/1997                         | N.A.                                          | N.A.                                             |                         198.96 |                            364.19 |                83.05 |
|   64 | AJMER-CHITTAURGARH -UDAIPUR-UMRA (GC),NWR                                 | RAILWAYS | NWR                    | 09/1996                         | N.A.                                          | N.A.                                             |                         262    |                            456    |                74.05 |
|   65 | SRIGANGANAGAR-SARUPSAR (GC), NWR                                          | RAILWAYS | NWR                    | 04/2001                         | 03/2011                                       | N.A.                                             |                         143.92 |                            168.8  |                17.29 |
|   66 | AMBALA-MORADABAD(RE)                                                      | RAILWAYS | RE                     | 03/1993                         | 03/1998                                       | 06/2007                                          |                         152.21 |                            222.96 |                46.48 |
|   67 | KHARAGPUR- BHUBANESWAR(RE) INCL. ADRA-MIDNAPORE (RE)                      | RAILWAYS | RE                     | 03/1995                         | 03/2000                                       | 03/2007                                          |                         258.58 |                            371.01 |                43.48 |
|   68 | ELECTRIFICATION OF ERNAKULAM- TRIVANDRUM (RE)                             | RAILWAYS | RE                     | 05/2001                         | 08/2003                                       | N.A.                                             |                         162.03 |                            196.15 |                21.06 |
|   69 | DELHI-REWARI GC NWR RVNL                                                  | RAILWAYS | RVNL                   | 04/1995                         | 03/2007                                       | N.A.                                             |                          42.27 |                            192    |               354.22 |
|   70 | HOSPET-GUNTAKAL(LD),SCR                                                   | RAILWAYS | RVNL                   | 03/1996                         | 12/1999                                       | N.A.                                             |                         105.22 |                            268.08 |               154.78 |
|   71 | SUKINDA ROAD - ANGUL (NL)(ECOR)                                           | RAILWAYS | RVNL                   | 04/1998                         | 02/2015                                       | 02/2015                                          |                         183.23 |                            391    |               113.39 |
|   72 | AJMER-PHULERA-RINGUS-REWARI (G.C.)(NWR)(RVNL)                             | RAILWAYS | RVNL                   | 04/2005                         | 03/2008                                       | 03/2008                                          |                         352    |                            651.99 |                85.22 |
|   73 | BILASPUR-URKURA (DL)                                                      | RAILWAYS | RVNL                   | 04/1997                         | N.A.                                          | 03/2009                                          |                         151.52 |                            264.51 |                74.57 |
|   74 | ALIGARH-GAZIABAD 3RD LINE DOUBLING (RVNL)                                 | RAILWAYS | RVNL                   | 04/2003                         | 03/2009                                       | 09/2008                                          |                         230.73 |                            399.47 |                73.13 |
|   75 | RAICHUR-GUNTAKAL(DL)(SCR)                                                 | RAILWAYS | RVNL                   | 04/2003                         | 12/2007                                       | 09/2008                                          |                         136.62 |                            221.93 |                62.44 |
|   76 | TAHANJAVUR-VILLUPURAM GAUGE CONVERSION (G.C)(SR)                          | RAILWAYS | RVNL                   | 10/2001                         | N.A.                                          | N.A.                                             |                         223    |                            356.88 |                60.04 |
|   77 | RENIGUNTA-GUNTAKAL(RE)                                                    | RAILWAYS | RVNL                   | 06/2000                         | 04/2003                                       | N.A.                                             |                         168.34 |                            266.1  |                58.07 |
|   78 | KHURDA ROAD - BARANG 3RD LINE (DL) (ECOR)                                 | RAILWAYS | RVNL                   | 04/2000                         | 03/2009                                       | 03/2009                                          |                         133.41 |                            209    |                56.66 |
|   79 | HARIDASPUR-PARADEEP(NL)                                                   | RAILWAYS | RVNL                   | 04/1996                         | N.A.                                          | 12/2008                                          |                         301.64 |                            456    |                51.17 |
|   80 | CUDDLORE - SALEM VIA VRIDHACHALAM (GC) (SR)                               | RAILWAYS | RVNL                   | 04/1999                         | N.A.                                          | N.A.                                             |                         198.68 |                            298.23 |                50.11 |

|   SN | PROJECT                                              | SECTOR   | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONING (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   COST OVERRUN ^ (%) |
|------|------------------------------------------------------|----------|------------------------|---------------------------------|-----------------------------------------------|--------------------------------------------------|--------------------------------|-----------------------------------|----------------------|
|   81 | RAJATGARH-BARANG(LD),ECOR                            | RAILWAYS | RVNL                   | 04/1999                         | 02/2009                                       | 12/2008                                          |                         166.16 |                            247    |                48.65 |
|   82 | PALWAL-BHUTESWAR 3RD LINE DOUBLING(NCR)(RVNL)        | RAILWAYS | RVNL                   | 04/2005                         | 03/2009                                       | 03/2009                                          |                         240    |                            330    |                37.5  |
|   83 | 2ND BRIDGE ON BIRUPA AND MAHANADI(B AND S) (ECOR)    | RAILWAYS | RVNL                   | 04/1997                         | N.A.                                          | 07/2007                                          |                          93.1  |                            122    |                31.04 |
|   84 | CUTTACK - BARANG (LD)                                | RAILWAYS | RVNL                   | 04/1995                         | N.A.                                          | 03/2009                                          |                         127.13 |                            141    |                10.91 |
|   85 | PEDAPALLI-KARIMNAGAR-NIZAMABAD NL(SCR)               | RAILWAYS | SCR                    | 12/1994                         | N.A.                                          | N.A.                                             |                         124.43 |                            517.63 |               316    |
|   86 | MUNEERABAD-MAHABOOBNAGAR(NL),SCR                     | RAILWAYS | SCR                    | 04/1997                         | N.A.                                          | N.A.                                             |                         218.24 |                            497.47 |               127.95 |
|   87 | KOTLPALLI-NARASAPUR (NL) (SCR)                       | RAILWAYS | SCR                    | 12/2001                         | N.A.                                          | N.A.                                             |                         330    |                            695    |               110.61 |
|   88 | MACHERLA-NALGONDA(NL)(SCR)                           | RAILWAYS | SCR                    | 07/1998                         | 07/2008                                       | 07/2008                                          |                         125    |                            243.17 |                94.54 |
|   89 | KATAPADI-PAKLA-TIRUPTI(GC) ELECTRIFICATION ASP       | RAILWAYS | SCR                    | 04/1992                         | 03/2007                                       | 09/2007                                          |                         130    |                            210.81 |                62.16 |
|   90 | GULBARGA-BIDAR,SCR(NL)                               | RAILWAYS | SCR                    | 02/1998                         | N.A.                                          | N.A.                                             |                         242.42 |                            369.7  |                52.5  |
|   91 | DHARMAVARAM-PAKALA (GC), SCR                         | RAILWAYS | SCR                    | 04/1997                         | N.A.                                          | N.A.                                             |                         200    |                            294.99 |                47.5  |
|   92 | GADWAL - RAICHUR (NL), SCR                           | RAILWAYS | SCR                    | 04/1998                         | 02/2011                                       | N.A.                                             |                          92.63 |                            108.91 |                17.58 |
|   93 | PURNA-AKOLA (G.C), SCR                               | RAILWAYS | SCR                    | 02/2000                         | N.A.                                          | N.A.                                             |                         228    |                            259.51 |                13.82 |
|   94 | GUNTUR-GUNTAKAL-KALLURU(GL)(SCR)                     | RAILWAYS | SCR                    | 04/1992                         | N.A.                                          | N.A.                                             |                         458.45 |                            508.42 |                10.9  |
|   95 | NANDYAL-YERRAGUNTLA(NL),SCR                          | RAILWAYS | SCR                    | 03/1996                         | 02/2009                                       | N.A.                                             |                         155.74 |                            170.85 |                 9.7  |
|   96 | GOOTY- RENIGUNTA PATCH DOUBLING PH-II (DL) (SCR)     | RAILWAYS | SCR                    | 05/2002                         | N.A.                                          | 10/2009                                          |                         304.5  |                            305.95 |                 0.48 |
|   97 | GONDIA-JABALPUR(GC),(SECR)                           | RAILWAYS | SECR                   | 02/1997                         | 03/1998                                       | N.A.                                             |                         386.3  |                            511.86 |                32.5  |
|   98 | BANKURA - DAMODAR (GC) (SER)                         | RAILWAYS | SER                    | 03/1998                         | 03/2005                                       | N.A.                                             |                         111.9  |                            325.17 |               190.59 |
|   99 | RUPSA-BANGRIPOSI (GC)(SER)                           | RAILWAYS | SER                    | 02/1996                         | 03/1998                                       | N.A.                                             |                          57.94 |                            137.57 |               137.44 |
|  100 | RANCHI-LOHARDAGA(GC),SER                             | RAILWAYS | SER                    | 04/1997                         | 06/2004                                       | 03/2009                                          |                         194.07 |                            426    |               119.51 |
|  101 | TANUR (KUTTIPURAM) GURUVAYUR (NL) (SR)               | RAILWAYS | SR                     | 04/1995                         | N.A.                                          | N.A.                                             |                          40    |                            137.71 |               244.28 |
|  102 | QUILON-TIRUNELVELI-TENKASI- VIRUDHUNAGAR(SR)(GC)     | RAILWAYS | SR                     | 03/1998                         | N.A.                                          | N.A.                                             |                         280    |                            702.39 |               150.85 |
|  103 | CALICUT-MANGALORE (DL) (SR)                          | RAILWAYS | SR                     | 02/1996                         | N.A.                                          | N.A.                                             |                         240    |                            572.51 |               138.55 |
|  104 | TIRUCHIRAPPALI-NAGORE- KARAIKKAL(SR)(GC)             | RAILWAYS | SR                     | 09/1995                         | N.A.                                          | N.A.                                             |                         100    |                            222.16 |               122.16 |
|  105 | KARUR-SALEM(NL),SR                                   | RAILWAYS | SR                     | 02/1997                         | N.A.                                          | N.A.                                             |                         155.55 |                            229.88 |                47.79 |
|  106 | VILLUPURAM-KATPADI (GC)(SR)                          | RAILWAYS | SR                     | 02/2000                         | N.A.                                          | N.A.                                             |                         175    |                            235.69 |                34.68 |
|  107 | MADURAI-RAMESWARAM(GC).SR                            | RAILWAYS | SR                     | 07/1998                         | 07/2006                                       | N.A.                                             |                         193.18 |                            246.97 |                27.84 |
|  108 | TRICHY MANAMADURAI (GC) (SR)                         | RAILWAYS | SR                     | 02/2000                         | N.A.                                          | N.A.                                             |                         175    |                            213.14 |                21.79 |
|  109 | KUTTIPURAM-CALICUT INCLD. SHORANUR-M- LORE (DL) (SR) | RAILWAYS | SR                     | 03/2001                         | N.A.                                          | N.A.                                             |                         178.76 |                            188.13 |                 5.24 |
|  110 | HUBLI-ANKOLA(NL),SWR                                 | RAILWAYS | SWR                    | 04/1997                         | N.A.                                          | N.A.                                             |                         227    |                            997.58 |               339.46 |
|  111 | KOTTUR-HARIHAR(NL),(SWR)                             | RAILWAYS | SWR                    | 04/1995                         | N.A.                                          | N.A.                                             |                          65.94 |                            124.13 |                88.25 |
|  112 | KADUR-CHIKMAGALUR-SAKLESHPUR (NL),(SWR)              | RAILWAYS | SWR                    | 04/1996                         | 03/2012                                       | N.A.                                             |                         157    |                            283.34 |                80.47 |

|   SN | PROJECT                                                                    | SECTOR                      | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONING (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   COST OVERRUN ^ (%) |
|------|----------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|-----------------------------------------------|--------------------------------------------------|--------------------------------|-----------------------------------|----------------------|
|  113 | HOTGI-GADAG(GC),SWR                                                        | RAILWAYS                    | SWR                    | 04/1994                         | 03/1999                                       | N.A.                                             |                         180    |                            318.66 |                77.03 |
|  114 | BANGLORE - SATYAMANGALAM (NL)(SWR)                                         | RAILWAYS                    | SWR                    | 04/1996                         | N.A.                                          | N.A.                                             |                         138    |                            225    |                63.04 |
|  115 | HASSAN-BANGALORE VIA SHRAVANA- BELGOLA(NL),SWR                             | RAILWAYS                    | SWR                    | 02/1997                         | N.A.                                          | N.A.                                             |                         295    |                            412.91 |                39.97 |
|  116 | LALITPUR-SATNA-REWA-SINGRULI NL, (NCR)                                     | RAILWAYS                    | WCR                    | 09/1998                         | 05/2008                                       | N.A.                                             |                         247.66 |                            925    |               273.5  |
|  117 | RAMGANJMUNDI-BHOPAL (NL),WCR                                               | RAILWAYS                    | WCR                    | 04/2001                         | N.A.                                          | N.A.                                             |                         470.92 |                            726.05 |                54.18 |
|  118 | GODHRA-INDORE-DEWAS-MAKSI(WR),NL                                           | RAILWAYS                    | WR                     | 04/1989                         | N.A.                                          | N.A.                                             |                         297.15 |                           1124.93 |               278.57 |
|  119 | RAJKOT-VERAVAL (GC) AND WANSJALIYA- JETALSAR GC AND VERAVAL SOMNATH NL(WR) | RAILWAYS                    | WR                     | 04/1992                         | 03/1996                                       | 03/2008                                          |                         112.53 |                            374.34 |               232.66 |
|  120 | NIMACH-RATLAM(GC),WR                                                       | RAILWAYS                    | WR                     | 04/1993                         | 03/1996                                       | N.A.                                             |                          65    |                            171.73 |               164.2  |
|  121 | PRATAPNAGAR-CHOTA UDAIPUR (GC) (WR)                                        | RAILWAYS                    | WR                     | 04/2005                         | 03/2008                                       | 12/2008                                          |                         148.61 |                            227.52 |                53.1  |
|  122 | GANDHIDHAM-PALANPUR(GC),WR                                                 | RAILWAYS                    | WR                     | 04/1998                         | N.A.                                          | N.A.                                             |                         318    |                            451.52 |                41.99 |
|  123 | SURENDRANAGAR-BHAVNAGAR(GC),WR                                             | RAILWAYS                    | WR                     | 03/1997                         | 03/2004                                       | N.A.                                             |                         437.4  |                            528.49 |                20.83 |
|  124 | RAIL COACH FACTORY,KAPURTHALA PH -II (NR)                                  | RAILWAYS                    | WS&PU                  | 08/1985                         | 03/1992                                       | N.A.                                             |                         180    |                            463.68 |               157.6  |
|  125 | ETAWAH BYPASS, KM.307.5-KM.321.1, NH-2                                     | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2000                         | 10/2003                                       | 02/2008                                          |                          89.5  |                            132.18 |                47.69 |
|  126 | RAJKOT BYPASS AND GONDAL JETPUR (PACKAGE-VII) PHASE-II                     | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 03/2008                                       | 03/2008                                          |                         265    |                            388.09 |                46.45 |
|  127 | GANGA BRIDGE TO RAMDEVI CROSSING PH.II NH-25, KM.75-80.06                  | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 09/2008                                       | 09/2008                                          |                         155    |                            201.66 |                30.1  |
|  128 | DELHI-GURGAON SECTION (OTHERS) KM.143- KM.42 (NH-8)                        | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2000                         | 07/2005                                       | 06/2007                                          |                         555    |                            710    |                27.93 |
|  129 | JETPUR TO BHILADI (PACK. -II) PH.-II KM.117 TO.52.50, NH-8B                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 11/2007                                       | 11/2007                                          |                         399.89 |                            508.5  |                27.16 |
|  130 | RJ/MP BORDER TO KOTA(RJ-9) NH-76, KM.449.15 TO KM.406                      | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 04/2008                                       | 04/2008                                          |                         297.72 |                            359.43 |                20.73 |
|  131 | DEESA TO RADHANPUR (PACK.-VI) PHASE-II, KM.372.60-458, NH-14               | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 02/2005                                       | 11/2007                                          |                         399.89 |                            479.74 |                19.97 |
|  132 | KOTA TO CHITTORGARH (RJ-8) NH-76 KM.381 TO KM.316                          | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 04/2008                                       | 04/2008                                          |                         446.4  |                            528.44 |                18.38 |
|  133 | CHITTORGARH BYPASS,KM 253-213 NH-76                                        | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 04/2008                                       | 04/2008                                          |                         384.25 |                            447.9  |                16.56 |

|   SN | PROJECT                                                        | SECTOR                      | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONING (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   COST OVERRUN ^ (%) |
|------|----------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|-----------------------------------------------|--------------------------------------------------|--------------------------------|-----------------------------------|----------------------|
|  134 | GAGODHAR-GARAMORE(PK-IV,NH15) KM 245 TO 281.3 AND 308 TO 254   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 11/2007                                       | 11/2007                                          |                         412.78 |                            479.54 |                16.17 |
|  135 | BAKARIA TO GOGUNDA(RJ-2) NH-76 PHASE-II KM.74-KM.30            | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 04/2008                                       | 05/2008                                          |                         457    |                            530.9  |                16.17 |
|  136 | KOTA TO CHITTORGARH (RJ-7) NH-76 KM.316 TO KM.253              | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 04/2008                                       | 04/2008                                          |                         440.5  |                            503.66 |                14.34 |
|  137 | RAJASTHAN/MP BORDER TO KOTA(RJ-10), KM.509 TO KM.449.15, NH-76 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 04/2008                                       | 04/2008                                          |                         378.22 |                            430.21 |                13.75 |
|  138 | RJ/MP BORDER TO KOTA(RJ-11) NH-76, KM.579 TO KM.509            | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 03/2008                                       | 03/2008                                          |                         311.35 |                            349.59 |                12.28 |
|  139 | SWAROOPGANJ TO BAKARIA (RJ-1) PH.II, KM.29-KM.0 (NH-76)        | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 04/2010                                       | 06/2008                                          |                         220    |                            243.11 |                10.5  |
|  140 | GOGUNDA TO UDAIPUR (RJ-3) NH.76 KM.104 TO KM.73                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 08/2007                                       | 07/2008                                          |                         266    |                            288.06 |                 8.29 |
|  141 | BHILADI TO PORBANDAR (PACK..-I) PH.-II KM.52.5 TO 2.0, NH-8B   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 02/2005                                       | 11/2007                                          |                         255.96 |                            276.07 |                 7.86 |
|  142 | GARAMORE TO BAMANBORE (PACK.-III) PH.-II, KM.254-KM.182.60     | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 11/2007                                       | 11/2007                                          |                         360.7  |                            380.7  |                 5.54 |
|  143 | CHAMBAL BRIDGE, NH-76 (RJ-5)                                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 02/2010                                       | 02/2010                                          |                         275    |                            281.31 |                 2.29 |
|  144 | LUCKNOW-BYPASS (EW) (NS AND EW-PH-I) NH-25 AND NH-28 VIA NH-56 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2000                         | 06/2004                                       | 06/2007                                          |                         182.52 |                            185.52 |                 1.64 |
|  145 | COKE OVEN BATTERY NO. 4(PHASE-1) (RINL)                        | STEEL                       | RINL                   | 12/2003                         | 12/2006                                       | 08/2007                                          |                         286.63 |                            355.21 |                23.93 |
|  146 | COAL DUST INJECTION IN BF-2 AND 3                              | STEEL                       | SAIL                   | 04/2006                         | 05/2008                                       | 05/2008                                          |                         132.73 |                            133.92 |                 0.9  |
|  147 | COKING COAL FACILITIES IN COAL HANDLING PLANT                  | STEEL                       | SAIL                   | 09/2006                         | 03/2008                                       | 03/2008                                          |                         133.91 |                            134.32 |                 0.31 |
|  148 | CMTS(PH-IV) GSM BASED NETWORK EXPANSION PH-IV (BSNL)(HARYANA   | TELECOMMUNICA TIONS         | BSNL                   | 12/2004                         | 06/2005                                       | 06/2007                                          |                         185    |                            200    |                 8.11 |
|  149 | PAGLADIYA DAM PROJECT                                          | WATER RESOURCES             | MOWR                   | 01/2001                         | 12/2007                                       | 03/2008                                          |                         542.9  |                           1069.4  |                96.98 |

## Annexure - I C

## STATEMENT REFERRED TO IN REPLY TO PART (c) OF LOK SABHA STARRED QUESTION NO 52  DUE FOR ANSWER ON  27.04.2016

## DETAILS OF CENTRAL SECTOR PROJECTS SHOWING TIME  AND COST OVERRUNS (as on 01.04.2007)

|   SN | PROJECT                                                      | SECTOR                    | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   COST OVERRUN ^ (%) |   TIME OVERRUN $ (MONTHS) |
|------|--------------------------------------------------------------|---------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|----------------------|---------------------------|
|    1 | NORTH EAST INDIRA GANDHI INST- ITUTE OF HEALTH AND MS        | HEALTH AND FAMILY WELFARE | H&FW                   | 05/1986                         | 03/1999                                        | 06/2007                                           |                          71.18 |                            422.6  |               493.71 |                        99 |
|    2 | DABHOL-PANVEL PIPELINE PROJECT                               | PETROLEUM                 | GAIL                   | 01/2006                         | 07/2007                                        | 04/2008                                           |                        1143.54 |                           1326.52 |                16    |                         9 |
|    3 | DAHEJ-HAZIRA-URAN PIPELINE PROJECT(GAIL)                     | PETROLEUM                 | GAIL                   | 12/2002                         | 07/2005                                        | 05/2007                                           |                        1416    |                           1521.23 |                 7.43 |                        22 |
|    4 | CLEAN FUELS PROJECT AT VISAKH REFINERY(HPCL)                 | PETROLEUM                 | HPCL                   | 04/2003                         | 05/2006                                        | 08/2007                                           |                        1635    |                           2147.79 |                31.36 |                        15 |
|    5 | INST. OF FACILITIES FOR IMPROVEMENT IN DIESEL QUALITY (IOCL) | PETROLEUM                 | IOCL                   | 11/2005                         | 04/2009                                        | 12/2009                                           |                        1876    |                           2869    |                52.93 |                         8 |
|    6 | NAPHTHA CRACKER & DOWNSTREAM POLYMER PROJECT AT PANIPAT      | PETROLEUM                 | IOCL                   | 04/2006                         | 09/2009                                        | 11/2009                                           |                       12138    |                          14439    |                18.96 |                         2 |
|    7 | DEVELOPMENT OF G1 AND GS-15 (ONGCL)                          | PETROLEUM                 | ONGC                   | 04/2003                         | 04/2006                                        | 03/2007                                           |                         429.82 |                           1262.93 |               193.83 |                        11 |
|    8 | IOR GELEKI (ONGCL)                                           | PETROLEUM                 | ONGC                   | 09/2001                         | 03/2007                                        | 03/2011                                           |                         390.09 |                            834.9  |               114.03 |                        48 |
|    9 | IOR, RUDRASAGAR (ONGCL)                                      | PETROLEUM                 | ONGC                   | 09/2001                         | 03/2006                                        | 03/2009                                           |                         113.9  |                            219.22 |                92.47 |                        36 |
|   10 | ADDL DEV. OF BASIN FIELD AND INST. OF IIND BOSTER COMP. ONGC | PETROLEUM                 | ONGC                   | 03/2004                         | 01/2008                                        | 03/2008                                           |                        1770.69 |                           2937.01 |                65.87 |                         2 |
|   11 | C2-C3 AND LPG RECOVERY FROM LNG, DAHEJ (ONGC)                | PETROLEUM                 | ONGC                   | 12/2003                         | 05/2008                                        | 06/2008                                           |                         900.92 |                           1493.49 |                65.77 |                         1 |
|   12 | IOR LAKWA - LAKHMANI (ONGCL)                                 | PETROLEUM                 | ONGC                   | 09/2001                         | 03/2007                                        | 03/2010                                           |                         345.1  |                            429.38 |                24.42 |                        36 |
|   13 | DEVELOPMENT OF BASSEIN EAST (ONGCL)                          | PETROLEUM                 | ONGC                   | 04/2003                         | 03/2006                                        | 03/2008                                           |                         985.17 |                           1688.38 |                71.38 |                        24 |
|   14 | MUMBAI HIGH SOUTH DEVELOPMENT (ONGCL)                        | PETROLEUM                 | ONGC                   | 10/2001                         | 07/2007                                        | 12/2008                                           |                        5255.97 |                           6579.25 |                25.18 |                        17 |
|   15 | TUIRIAL HE PROJECT(NEEPCO)                                   | POWER                     | NEEPCO                 | 07/1998                         | 07/2006                                        | 03/2009                                           |                         368.72 |                            687.8  |                86.54 |                        32 |
|   16 | SIPAT TRANSMISSION SYSTEM STAGE-1 (P.GR.)                    | POWER                     | PGCIL                  | 12/2003                         | 02/2007                                        | 05/2007                                           |                        1454.79 |                           1997.75 |                37.32 |                         3 |
|   17 | VINDHYACHAL-KORBA (P.GRID)                                   | POWER                     | PGCIL                  | 02/2004                         | 02/2007                                        | 04/2007                                           |                         164.02 |                            222    |                35.35 |                         2 |
|   18 | NORTHERN REGION SYSTEM STRENGTHENING - I (P.GRID)            | POWER                     | PGCIL                  | 01/2004                         | 07/2006                                        | 06/2007                                           |                         271.8  |                            281.38 |                 3.52 |                        11 |
|   19 | LANJHIGARH-JUNAGARH NL(ECOR)                                 | RAILWAYS                  | ECOR                   | 04/1993                         | 03/2002                                        | 12/2008                                           |                         100    |                            119.29 |                19.29 |                        81 |
|   20 | ARA-SASARAM(NL),ECR                                          | RAILWAYS                  | ECR                    | 07/1997                         | 03/2006                                        | 12/2007                                           |                         120    |                            189.14 |                57.62 |                        21 |
|   21 | GUNA-ETAWAH VIA SHIVPURI-GWALIOR -BHIND NL, (NCR)            | RAILWAYS                  | NCR                    | 04/1986                         | 03/1994                                        | 06/2007                                           |                         158.77 |                            400    |               151.94 |                       159 |

|   SN | PROJECT                                                                   | SECTOR                      | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   COST OVERRUN ^ (%) |   TIME OVERRUN $ (MONTHS) |
|------|---------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|----------------------|---------------------------|
|   22 | LUMDING-SILCHAR(GC),NEFR                                                  | RAILWAYS                    | NFR                    | 04/1996                         | 03/2009                                        | 03/2010                                           |                         648    |                           1676.31 |               158.69 |                        12 |
|   23 | NEW JALPAIGURI-NEW BONGAIGAON (GC),NEFR                                   | RAILWAYS                    | NFR                    | 11/1998                         | 03/2003                                        | 03/2008                                           |                         536.85 |                            890.83 |                65.94 |                        60 |
|   24 | KUMARGHAT-AGARTALA(NL),NEFR                                               | RAILWAYS                    | NFR                    | 04/1996                         | 03/2007                                        | 12/2007                                           |                         575    |                            879.99 |                53.04 |                         9 |
|   25 | BPUTRA BRIDGE AT BOGIBIL AND LINK LINES NEFR                              | RAILWAYS                    | NFR                    | 09/1997                         | 04/2008                                        | 03/2009                                           |                        1500    |                           1767.36 |                17.82 |                        11 |
|   26 | UDHAMPUR-SRINAGAR-BARAMULLA (NL),NR                                       | RAILWAYS                    | NR                     | 03/1995                         | 11/2002                                        | 10/2009                                           |                        2500    |                           9000    |               260    |                        83 |
|   27 | AMBALA-MORADABAD(RE)                                                      | RAILWAYS                    | RE                     | 03/1993                         | 03/1998                                        | 06/2007                                           |                         152.21 |                            222.96 |                46.48 |                       111 |
|   28 | KHARAGPUR- BHUBANESWAR(RE) INCL. ADRA-MIDNAPORE (RE)                      | RAILWAYS                    | RE                     | 03/1995                         | 03/2000                                        | 03/2007                                           |                         258.58 |                            371.01 |                43.48 |                        84 |
|   29 | RAICHUR-GUNTAKAL(DL)(SCR)                                                 | RAILWAYS                    | RVNL                   | 04/2003                         | 12/2007                                        | 09/2008                                           |                         136.62 |                            221.93 |                62.44 |                         9 |
|   30 | KATAPADI-PAKLA-TIRUPTI(GC) ELECTRIFICATION ASP                            | RAILWAYS                    | SCR                    | 04/1992                         | 03/2007                                        | 09/2007                                           |                         130    |                            210.81 |                62.16 |                         6 |
|   31 | RANCHI-LOHARDAGA(GC),SER                                                  | RAILWAYS                    | SER                    | 04/1997                         | 06/2004                                        | 03/2009                                           |                         194.07 |                            426    |               119.51 |                        57 |
|   32 | RAJKOT-VERAVAL (GC) AND WANSJALIYA-JETALSAR GC AND VERAVAL SOMNATH NL(WR) | RAILWAYS                    | WR                     | 04/1992                         | 03/1996                                        | 03/2008                                           |                         112.53 |                            374.34 |               232.66 |                       144 |
|   33 | PRATAPNAGAR-CHOTA UDAIPUR (GC) (WR)                                       | RAILWAYS                    | WR                     | 04/2005                         | 03/2008                                        | 12/2008                                           |                         148.61 |                            227.52 |                53.1  |                         9 |
|   34 | ETAWAH BYPASS, KM.307.5-KM.321.1, NH-2                                    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2000                         | 10/2003                                        | 02/2008                                           |                          89.5  |                            132.18 |                47.69 |                        52 |
|   35 | DELHI-GURGAON SECTION (OTHERS) KM.143-KM.42 (NH-8)                        | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2000                         | 07/2005                                        | 06/2007                                           |                         555    |                            710    |                27.93 |                        23 |
|   36 | DEESA TO RADHANPUR (PACK.-VI) PHASE-II, KM.372.60-458, NH-14              | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 02/2005                                        | 11/2007                                           |                         399.89 |                            479.74 |                19.97 |                        33 |
|   37 | BAKARIA TO GOGUNDA(RJ-2) NH-76 PHASE-II KM.74-KM.30                       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 04/2008                                        | 05/2008                                           |                         457    |                            530.9  |                16.17 |                         1 |
|   38 | GOGUNDA TO UDAIPUR (RJ-3) NH.76 KM.104 TO KM.73                           | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 08/2007                                        | 07/2008                                           |                         266    |                            288.06 |                 8.29 |                        11 |
|   39 | BHILADI TO PORBANDAR (PACK..-I) PH.- II KM.52.5 TO 2.0, NH-8B             | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 02/2005                                        | 11/2007                                           |                         255.96 |                            276.07 |                 7.86 |                        33 |
|   40 | LUCKNOW-BYPASS (EW) (NS AND EW- PH-I) NH-25 AND NH-28 VIA NH-56           | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2000                         | 06/2004                                        | 06/2007                                           |                         182.52 |                            185.52 |                 1.64 |                        36 |

22

|   SN | PROJECT                                                      | SECTOR              | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   COST OVERRUN ^ (%) |   TIME OVERRUN $ (MONTHS) |
|------|--------------------------------------------------------------|---------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|----------------------|---------------------------|
|   41 | COKE OVEN BATTERY NO. 4(PHASE-1) (RINL)                      | STEEL               | RINL                   | 12/2003                         | 12/2006                                        | 08/2007                                           |                         286.63 |                            355.21 |                23.93 |                         8 |
|   42 | CMTS(PH-IV) GSM BASED NETWORK EXPANSION PH-IV (BSNL)(HARYANA | TELECOMMUNIC ATIONS | BSNL                   | 12/2004                         | 06/2005                                        | 06/2007                                           |                         185    |                            200    |                 8.11 |                        24 |
|   43 | PAGLADIYA DAM PROJECT                                        | WATER RESOURCES     | MOWR                   | 01/2001                         | 12/2007                                        | 03/2008                                           |                         542.9  |                           1069.4  |                96.98 |                         3 |

## Annexure - II A

## STATEMENT REFERRED TO IN REPLY TO PART (c) OF LOK SABHA STARRED QUESTION NO 52  DUE FOR ANSWER ON  27.04.2016

## DETAILS OF CENTRAL SECTOR PROJECTS SHOWING TIME OVERRUNS (as on 01.04.2012)

|   SN | PROJECT                                                    | SECTOR          | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   TIME OVERRUN $ (MONTHS) |
|------|------------------------------------------------------------|-----------------|------------------------|---------------------------------|-----------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|---------------------------|
|    1 | KUDANKULAM APP (NPCIL)                                     | ATOMIC ENERGY   | NPCIL                  | 12/2001                         | 12/2008                                       | 03/2013                                           |                       13171    |                          15824    |                        51 |
|    2 | KAKRAPAR ATOMIC POWER PROJECT - 3 AND 4                    | ATOMIC ENERGY   | NPCIL                  | 10/2009                         | 12/2015                                       | 11/2016                                           |                       11459    |                          11459    |                        11 |
|    3 | RAJASTHAN ATOMIC POWER PROJECT -7 AND 8 (2X700 MW)         | ATOMIC ENERGY   | NPCIL                  | 10/2009                         | 12/2016                                       | 03/2017                                           |                       12320    |                          12320    |                         3 |
|    4 | URANIUM ORE MINE AND PROCESSING PLANT AT TUMMALAPALLE      | ATOMIC ENERGY   | UCIL                   | 09/2007                         | 04/2011                                       | 04/2012                                           |                        1106.29 |                           1106.29 |                        12 |
|    5 | CONSTRUCTION OF NEW INTERNATIONAL TERMINAL BUILDING(GOA)   | CIVIL AVIATION  | AAI                    | 05/2010                         | 05/2012                                       | 08/2012                                           |                         335.61 |                            335.61 |                         3 |
|    6 | C/O INTEGRATED PASSENGER TER. BULD. NSCBI AIRPORT          | CIVIL AVIATION  | AAI                    | 08/2008                         | 05/2011                                       | 10/2012                                           |                        1942.51 |                           2325    |                        17 |
|    7 | CONSTRUCTION OF NEW AIRPORT AT PAKYONG(SIKKIM) AIRPORT     | CIVIL AVIATION  | AAI                    | 01/2009                         | 01/2011                                       | 04/2013                                           |                         309.46 |                            309.46 |                        27 |
|    8 | ASHOK EXPN OCP CCL (10 MTY)                                | COAL            | CCL                    | 12/2007                         | 03/2011                                       | 03/2013                                           |                         341.63 |                            341.63 |                        24 |
|    9 | NORTH URIMARI OCP (3.0 MTY)                                | COAL            | CCL                    | 12/2007                         | 03/2012                                       | 03/2014                                           |                         179.87 |                            179.87 |                        24 |
|   10 | TAPIN OCP (2.5 MTY)                                        | COAL            | CCL                    | 08/2008                         | 03/2012                                       | 03/2014                                           |                         264.68 |                            264.68 |                        24 |
|   11 | CHURI BENTI UG (0.81 MTY)                                  | COAL            | CCL                    | 08/2007                         | 03/2011                                       | 03/2014                                           |                         163.51 |                            163.51 |                        36 |
|   12 | MAGADH OC 20 MTY (CCL)                                     | COAL            | CCL                    | 08/2008                         | 07/2012                                       | 03/2016                                           |                         706.4  |                            706.4  |                        44 |
|   13 | JHANJRA R-VI SEAM PSLW                                     | COAL            | ECL                    | 11/2006                         | 03/2011                                       | 03/2015                                           |                         287.18 |                            287.17 |                        48 |
|   14 | KULDA OCP (MAHANADI COALFIELDS LTD)                        | COAL            | MCL                    | 01/2005                         | 03/2010                                       | 03/2012                                           |                         302.96 |                            302.96 |                        24 |
|   15 | BALRAM OCP EXTENSION,MCL 8.00 MTY                          | COAL            | MCL                    | 12/2007                         | 03/2010                                       | 03/2015                                           |                         172.08 |                            172.08 |                        60 |
|   16 | TPS-II EXPANSION (1470MW TO 1970MW) (NLC)                  | COAL            | NLC                    | 10/2004                         | 06/2009                                       | 03/2013                                           |                        2030.78 |                           3027    |                        45 |
|   17 | TUTICORIN THERMAL POWER PROJECT- 2X500MW                   | COAL            | NLC                    | 05/2008                         | 03/2012                                       | 03/2014                                           |                        4904.54 |                           4909.54 |                        24 |
|   18 | RAMAGUNDAM OC-II EXTENSION                                 | COAL            | SCCL                   | 12/2009                         | 03/2012                                       | 03/2013                                           |                         418.97 |                            418.97 |                        12 |
|   19 | MANUGURU OC-II EXTENSION PHASE-II                          | COAL            | SCCL                   | 03/2010                         | 03/2012                                       | 03/2013                                           |                         181.19 |                            181.19 |                        12 |
|   20 | ADRIYALA SHAFT PROJECT                                     | COAL            | SCCL                   | 12/2009                         | 03/2013                                       | 10/2014                                           |                         212.34 |                            779.26 |                        19 |
|   21 | KAKATIYA LONGWALL                                          | COAL            | SCCL                   | 12/2008                         | 12/2012                                       | 03/2015                                           |                         453.63 |                            453.63 |                        27 |
|   22 | CAPACITY ENHANCEMENT OF VIJAIPUR-I PLANTS                  | FERTILISERS     | NFL                    | 09/2008                         | 07/2011                                       | 04/2012                                           |                         325    |                            325    |                         9 |
|   23 | CAPACITY ENHANCEMENT OF AMMONIA AND UREA PLANT VIJAIPUR-II | FERTILISERS     | NFL                    | 09/2008                         | 07/2011                                       | 07/2012                                           |                         438    |                            438    |                        12 |
|   24 | ASSAM GAS CRACKER PROJECT                                  | PETROCHEMICA LS | BCPL                   | 04/2006                         | 04/2012                                       | 12/2013                                           |                        5460.61 |                           8920    |                        20 |
|   25 | COMPRESSOR STATIONS (KAILARAS AND CHAINSA)                 | PETROLEUM       | GAIL                   | 11/2007                         | 04/2011                                       | 04/2012                                           |                        1167    |                            798    |                        12 |

|   SN | PROJECT                                                               | SECTOR    | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   TIME OVERRUN $ (MONTHS) |
|------|-----------------------------------------------------------------------|-----------|------------------------|---------------------------------|-----------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|---------------------------|
|   26 | KOCHI-KOOTANAD BANGALORE-MANGALORE PIPELINE PROJECT PHASE-I           | PETROLEUM | GAIL                   | 06/2009                         | 03/2012                                       | 05/2012                                           |                         348    |                            261    |                         2 |
|   27 | KARANPUR MORADABAD-KASHIPUR-RUDRAPUR PIPELINE PROJECT PHASE-I         | PETROLEUM | GAIL                   | 07/2009                         | 01/2012                                       | 05/2012                                           |                         238.68 |                            204    |                         4 |
|   28 | VKPL UPGRADATION AND LAYING OF SPURLINE (TO BHILWARA AND CHITTORGARH) | PETROLEUM | GAIL                   | 12/2009                         | 06/2011                                       | 06/2012                                           |                         463.32 |                            330.47 |                        12 |
|   29 | DABHOL-BANGALORE PIPELINE PROJECT PHASE-I                             | PETROLEUM | GAIL                   | 06/2009                         | 03/2012                                       | 08/2012                                           |                        4543.43 |                           2300    |                         5 |
|   30 | DBNPL SPURLINE (UTTRANCHAL AND PUNJAB)                                | PETROLEUM | GAIL                   | 12/2009                         | 06/2011                                       | 03/2013                                           |                         540.92 |                            460.7  |                        21 |
|   31 | KOCHI-KOOTANAD BANGALORE MANGALORE PIPELINE PROJECT                   | PETROLEUM | GAIL                   | 06/2009                         | 12/2012                                       | 04/2013                                           |                        2915    |                           2300    |                         4 |
|   32 | JHAJJAR HISSAR PIPE LINE PROJECT                                      | PETROLEUM | GAIL                   | 11/2007                         | 10/2010                                       | 12/2014                                           |                         281.07 |                            281.07 |                        50 |
|   33 | PHUPLUR-HALDIA PIPELINE PROJECT PHASE-I                               | PETROLEUM | GAIL                   | 07/2009                         | 01/2013                                       | 07/2015                                           |                        3957    |                           7596.18 |                        30 |
|   34 | DIESEL HYDROTREATOR PROJECT AT VISAKH REFINERY                        | PETROLEUM | HPCL                   | 03/2009                         | 09/2011                                       | 03/2012                                           |                        3597    |                           2730    |                         6 |
|   35 | DIESEL HYDROTREATOR PROJECT AT MUMBAI REFINERY                        | PETROLEUM | HPCL                   | 03/2009                         | 09/2011                                       | 05/2012                                           |                        3284    |                           2174    |                         8 |
|   36 | PARADIP REFINERY PROJECT                                              | PETROLEUM | IOCL                   | 02/2009                         | 11/2012                                       | 06/2013                                           |                       29777    |                          30426    |                         7 |
|   37 | MRPL PHASE-III EXPANSION                                              | PETROLEUM | MANGALOR E REFIN       | 08/2008                         | 01/2012                                       | 10/2012                                           |                       12412    |                          12160.3  |                         9 |
|   38 | REVAMPING OF WIN PLATFORM AT MH ASSET                                 | PETROLEUM | ONGC                   | 05/2008                         | 05/2010                                       | 05/2012                                           |                         333.4  |                            656.51 |                        24 |
|   39 | DEVELOPMENT OF G1 AND GS-15 (ONGCL)                                   | PETROLEUM | ONGC                   | 04/2003                         | 04/2006                                       | 06/2012                                           |                         429.82 |                           2218.01 |                        74 |
|   40 | ADDITIONAL GAS PROCESSING FACILITY AT HAZIRA                          | PETROLEUM | ONGC                   | 02/2008                         | 04/2011                                       | 07/2012                                           |                         370.11 |                            370.11 |                        15 |
|   41 | DEVELOPMENT OF B-46 CLUSTER FIELD                                     | PETROLEUM | ONGC                   | 06/2007                         | 07/2010                                       | 07/2012                                           |                        1436.21 |                           1436.21 |                        24 |
|   42 | CONSTRUCTION OF NEW PROCESS COMPLEX MHN                               | PETROLEUM | ONGC                   | 01/2007                         | 05/2010                                       | 07/2012                                           |                        2853.29 |                           6326.4  |                        26 |
|   43 | NORTH TAPTI GAS FIELD DEVELOPMENT                                     | PETROLEUM | ONGC                   | 07/2008                         | 03/2011                                       | 10/2012                                           |                         589.7  |                            755.76 |                        19 |
|   44 | ADDITIONAL DEV. OF D-1 FIELD                                          | PETROLEUM | ONGC                   | 01/2010                         | 06/2012                                       | 12/2012                                           |                        2163.64 |                           2163.64 |                         6 |
|   45 | CONSTRUCTION OF 12 OFFSHORE SUPPLY VESSELS(OSV)                       | PETROLEUM | ONGC                   | 06/2007                         | 09/2011                                       | 12/2012                                           |                         736.65 |                            736.65 |                        15 |
|   46 | ADDITIONAL GAS PROCESSING UNITS AT URAN                               | PETROLEUM | ONGC                   | 10/2008                         | 12/2011                                       | 01/2013                                           |                        1797.35 |                            977    |                        13 |
|   47 | MUMBAI HIGH SOUTH REDEVELOPMENT PH-2                                  | PETROLEUM | ONGC                   | 10/2007                         | 05/2010                                       | 03/2013                                           |                        5713.03 |                           8813.41 |                        34 |
|   48 | IOR, RUDRASAGAR (ONGCL)                                               | PETROLEUM | ONGC                   | 09/2001                         | 03/2006                                       | 03/2013                                           |                         113.9  |                            438.85 |                        84 |
|   49 | DEVELOPMENT OF CLUSTER-7 FIELDS                                       | PETROLEUM | ONGC                   | 03/2010                         | 03/2013                                       | 04/2013                                           |                        4550.4  |                           3241.03 |                         1 |
|   50 | DEVELOPMENT OF BHE AND BH-35 AREA.                                    | PETROLEUM | ONGC                   | 08/2010                         | 03/2013                                       | 04/2013                                           |                         372.11 |                            372.11 |                         1 |
|   51 | 102MW WIND POWER PROJECT                                              | PETROLEUM | ONGC                   | 07/2010                         | 06/2012                                       | 04/2013                                           |                        1106    |                           1106    |                        10 |
|   52 | DEVELOPMENT OF B-22 CLUSTER FIELDS                                    | PETROLEUM | ONGC                   | 01/2007                         | 09/2010                                       | 04/2013                                           |                        2323.4  |                           2920.82 |                        31 |
|   53 | DEVELOPMENT OF C-SERIES FIELDS                                        | PETROLEUM | ONGC                   | 08/2006                         | 12/2008                                       | 04/2013                                           |                        3195.16 |                           2800    |                        52 |
|   54 | DEVELOPMENT OF SB-14 FIELD                                            | PETROLEUM | ONGC                   | 01/2011                         | 11/2012                                       | 05/2013                                           |                         410.44 |                            410.44 |                         6 |
|   55 | OFFSHORE GRID INTERCONNECTIVITY PROJECT IN MUMBAI HIGH                | PETROLEUM | ONGC                   | 01/2007                         | 03/2010                                       | 05/2013                                           |                         740.02 |                            740.02 |                        38 |

|   SN | PROJECT                                                     | SECTOR    | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   TIME OVERRUN $ (MONTHS) |
|------|-------------------------------------------------------------|-----------|------------------------|---------------------------------|-----------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|---------------------------|
|   56 | MUMBAI HIGH NORTH DEVELOPMENT PHASE-II                      | PETROLEUM | ONGC                   | 01/2009                         | 09/2012                                       | 09/2013                                           |                        7133.39 |                           6855.93 |                        12 |
|   57 | CONSTRUCTION OF ONE MULTIPURPOSE SUPPORT VESSEL (MSV)       | PETROLEUM | ONGC                   | 01/2010                         | 03/2013                                       | 11/2013                                           |                         723.64 |                            723.64 |                         8 |
|   58 | DEVELOPMENT OF B-193 CLUSTER FIELDS                         | PETROLEUM | ONGC                   | 06/2007                         | 08/2010                                       | 12/2013                                           |                        3248.78 |                           5633.44 |                        40 |
|   59 | CONSTRUCTION OF 23 IMMEDIATE SUPPLY VESSELS (ISV)           | PETROLEUM | ONGC                   | 11/2010                         | 08/2013                                       | 01/2014                                           |                         331.2  |                            269.1  |                         5 |
|   60 | ASSAM RENEWAL PROJECT FOR GROUP A                           | PETROLEUM | ONGC                   | 03/2009                         | 03/2013                                       | 03/2014                                           |                        2465.15 |                           2378.86 |                        12 |
|   61 | IOR LAKWA - LAKHMANI (ONGCL)                                | PETROLEUM | ONGC                   | 09/2001                         | 03/2007                                       | 03/2014                                           |                         345.1  |                            663.69 |                        84 |
|   62 | IOR GELEKI (ONGCL)                                          | PETROLEUM | ONGC                   | 09/2001                         | 03/2007                                       | 03/2017                                           |                         390.09 |                           1674.11 |                       120 |
|   63 | TUIRIAL HE PROJECT(NEEPCO)                                  | POWER     | NEEPCO                 | 07/1998                         | 07/2006                                       | 01/2014                                           |                         368.72 |                            913.63 |                        90 |
|   64 | TUIRIAL HYDRO ELECTRIC PROJECT (60MW)                       | POWER     | NEEPCO                 | 07/1998                         | 07/2006                                       | 01/2014                                           |                         368.72 |                            913.63 |                        90 |
|   65 | KAMENG HYDROELECTRIC PROJECT (NEEPCO)                       | POWER     | NEEPCO                 | 12/2004                         | 12/2009                                       | 06/2016                                           |                        2496.9  |                           2496.9  |                        78 |
|   66 | CHAMERA,STAGE-III (NHPC)                                    | POWER     | NHPC                   | 08/2005                         | 08/2010                                       | 04/2012                                           |                        1405.63 |                           2084    |                        20 |
|   67 | TEESTA LOW DAM STAGE III HYDROELECTRIC POWER PROJECT (NHPC) | POWER     | NHPC                   | 10/2003                         | 03/2007                                       | 09/2012                                           |                         768.92 |                           1628.39 |                        66 |
|   68 | CHUTAK HYDRO-ELECTRIC PROJECT                               | POWER     | NHPC                   | 08/2006                         | 02/2011                                       | 12/2012                                           |                         621.26 |                            621.28 |                        22 |
|   69 | PARBATI H.E.P. STAGE -III (NHPC)                            | POWER     | NHPC                   | 10/2005                         | 10/2010                                       | 01/2013                                           |                        2304.56 |                           2716    |                        27 |
|   70 | NIMOO BAZGO HYDROELECTRIC PROJECT                           | POWER     | NHPC                   | 08/2006                         | 08/2010                                       | 01/2013                                           |                         611.01 |                            936    |                        29 |
|   71 | URI H.E.P STAGE -II (NHPC)                                  | POWER     | NHPC                   | 08/2005                         | 11/2009                                       | 02/2013                                           |                        1729.29 |                           1794    |                        39 |
|   72 | TEESTA LOW DAM HEP, STAGE-IV (4X40 MW) (NHPC)               | POWER     | NHPC                   | 09/2005                         | 09/2009                                       | 06/2013                                           |                        1061.38 |                           1501.75 |                        45 |
|   73 | PARBATI HEP (4X200 MW) (NHPC) II                            | POWER     | NHPC                   | 09/2002                         | 09/2009                                       | 07/2014                                           |                        3919.59 |                           5524    |                        58 |
|   74 | SUBANSIRI LOWER H.E.P (8X250 MW) (NHPC)                     | POWER     | NHPC                   | 09/2003                         | 09/2010                                       | 12/2015                                           |                        6285.33 |                          10667    |                        63 |
|   75 | KISHANGANGA HEP (3X110 MW)                                  | POWER     | NHPC                   | 01/2009                         | 01/2016                                       | 11/2016                                           |                        3642.04 |                           3642    |                        10 |
|   76 | SIPAT STPP STAGE - I (NTPC)                                 | POWER     | NTPC                   | 12/2003                         | 12/2009                                       | 04/2012                                           |                        8323.39 |                           8323.39 |                        28 |
|   77 | LOHARINAG-PAL HEP(4X150MW)                                  | POWER     | NTPC                   | 06/2006                         | 11/2011                                       | 12/2012                                           |                        2895.1  |                           2895.1  |                        13 |
|   78 | RIHAND STTP STAGE-III (2X500MW)                             | POWER     | NTPC                   | 01/2009                         | 10/2012                                       | 03/2013                                           |                        6230.81 |                           6230.81 |                         5 |
|   79 | VINDHYACHAL STTP STAGE-IV                                   | POWER     | NTPC                   | 05/2012                         | 10/2012                                       | 03/2013                                           |                        5915    |                           5915    |                         5 |
|   80 | MOUDA STPP                                                  | POWER     | NTPC                   | 11/2008                         | 08/2012                                       | 03/2013                                           |                        5459.28 |                           6010.89 |                         7 |
|   81 | KOLDAM HEP (NTPC)                                           | POWER     | NTPC                   | 10/2002                         | 04/2009                                       | 03/2013                                           |                        4527.15 |                           4527.15 |                        47 |
|   82 | BARH STPP STAGE -II                                         | POWER     | NTPC                   | 02/2008                         | 10/2013                                       | 01/2014                                           |                        7341.04 |                           7341.04 |                         3 |
|   83 | TAPOVAN-VISHNUGAD HEP (4X130MW)                             | POWER     | NTPC                   | 11/2006                         | 03/2013                                       | 06/2014                                           |                        2978.48 |                           2978.48 |                        15 |
|   84 | BONGAIGAON THERMAL POWER PROJECT                            | POWER     | NTPC                   | 01/2008                         | 09/2011                                       | 11/2014                                           |                        4375.35 |                           4375.35 |                        38 |
|   85 | BARH STPP(3X660MW) NTPC                                     | POWER     | NTPC                   | 02/2005                         | 01/2011                                       | 12/2014                                           |                        8692.97 |                           8693    |                        47 |
|   86 | WESTERN REGION STRENGHTENING SCHEME-X                       | POWER     | PGCIL                  | 02/2009                         | 02/2012                                       | 03/2012                                           |                         664.96 |                            664.96 |                         1 |
|   87 | SYSTEM STRENGHTENING -XI IN SOUTHERN REGION                 | POWER     | PGCIL                  | 03/2009                         | 07/2011                                       | 05/2012                                           |                         196.1  |                            196.1  |                        10 |
|   88 | EASTERN REGION STRENGTHENING SCHEME-I                       | POWER     | PGCIL                  | 10/2006                         | 10/2009                                       | 05/2012                                           |                         975.96 |                            975.96 |                        31 |
|   89 | 765 KV SYSTEM FOR CENTRAL PART OF NORTHERN GRID PART-I      | POWER     | PGCIL                  | 02/2009                         | 02/2012                                       | 06/2012                                           |                        1347.32 |                           1347.32 |                         4 |

|   SN | PROJECT                                                                           | SECTOR   | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   TIME OVERRUN $ (MONTHS) |
|------|-----------------------------------------------------------------------------------|----------|------------------------|---------------------------------|-----------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|---------------------------|
|   90 | WESTERN REGION SYSTEM STRENGHTENING SCHEME- XI                                    | POWER    | PGCIL                  | 02/2009                         | 02/2012                                       | 06/2012                                           |                         409.5  |                            409.5  |                         4 |
|   91 | NORTHERN REGION SYSTEM STRENGHTENING SCHEME- XIII                                 | POWER    | PGCIL                  | 02/2009                         | 11/2011                                       | 06/2012                                           |                         317.69 |                            317.69 |                         7 |
|   92 | TRANSMISSION SY. ASSOCIATED WITH BARH GENER. PROJECT(P.GR.)                       | POWER    | PGCIL                  | 12/2005                         | 09/2009                                       | 06/2012                                           |                        3779.46 |                           3779.46 |                        33 |
|   93 | NORTHERN REGION SYSTEM STRENGHTENING SCHEME- XIX                                  | POWER    | PGCIL                  | 02/2009                         | 02/2012                                       | 12/2012                                           |                         410.29 |                            410.29 |                        10 |
|   94 | NORTHERN REGION SYSTEM STRENGHTENING SCHEME- XV                                   | POWER    | PGCIL                  | 02/2009                         | 11/2011                                       | 12/2012                                           |                         520.48 |                            520.48 |                        13 |
|   95 | NORTHERN REGION SYSTEM STRENGHTENING SCHEME- XVIII                                | POWER    | PGCIL                  | 02/2009                         | 11/2011                                       | 12/2012                                           |                         509.66 |                            509.66 |                        13 |
|   96 | TR. SYSTEM ASSOCIATED WITH CHAMERA III HEP                                        | POWER    | PGCIL                  | 04/2008                         | 07/2011                                       | 12/2012                                           |                         297.37 |                            297.91 |                        17 |
|   97 | WESTERN REGION STRENGTHENING SCHEME-II                                            | POWER    | PGCIL                  | 07/2006                         | 07/2010                                       | 12/2012                                           |                        5221.23 |                           5221.23 |                        29 |
|   98 | TRANSMISSION SYSTEM ASSOCIATED WITH PARBATI-III HEP                               | POWER    | PGCIL                  | 07/2006                         | 01/2010                                       | 12/2012                                           |                         557.24 |                            557.24 |                        35 |
|   99 | INTERCONNECTION BETWEEN ELECTTRICAL GRIDS OF INDIA AND BANGLADESH -INDIAN PORTION | POWER    | PGCIL                  | 10/2010                         | 10/2012                                       | 03/2013                                           |                         160.32 |                            160.32 |                         5 |
|  100 | 765 KV POOLING STATION AND NETWORK WITH DVC AND MAITHOB RBC                       | POWER    | PGCIL                  | 08/2008                         | 08/2012                                       | 03/2013                                           |                        7075.33 |                           7075.33 |                         7 |
|  101 | SUPPLIMENTARY TRANSMISSION ASSOCIATED WITH DVC AND MAITHON RBC                    | POWER    | PGCIL                  | 08/2008                         | 08/2012                                       | 03/2013                                           |                        2360.95 |                           2360.95 |                         7 |
|  102 | WESTERN REGION STRENGTHENING SCHEME-V                                             | POWER    | PGCIL                  | 12/2007                         | 09/2010                                       | 03/2013                                           |                         477.69 |                            477.69 |                        30 |
|  103 | KUNADANKULAM APP TRANS SYSTEM (PGCIL)                                             | POWER    | PGCIL                  | 05/2005                         | 11/2008                                       | 03/2013                                           |                        1779.29 |                           1779.29 |                        52 |
|  104 | TRANSMISSION SYSTEM OF VINDHUACHAL -IV AND RIHAND -III GEN. PROJ.                 | POWER    | PGCIL                  | 03/2010                         | 11/2012                                       | 06/2013                                           |                        4672.99 |                           4672.99 |                         7 |
|  105 | TR. SYSTEM ASSOCIATED WITH RAMPUR HEP                                             | POWER    | PGCIL                  | 02/2009                         | 11/2011                                       | 09/2013                                           |                         184.19 |                            184.19 |                        22 |
|  106 | TR. SYSTEM ASSOCIATED WITH MUNDRA ULTRA MEGA POWER PROJECT                        | POWER    | PGCIL                  | 10/2008                         | 10/2012                                       | 11/2013                                           |                        4824.12 |                           4824.12 |                        13 |
|  107 | EASTERN REGION STRENGTHENING SCHEME-III                                           | POWER    | PGCIL                  | 07/2010                         | 11/2012                                       | 12/2013                                           |                        1272.8  |                           1272.8  |                        13 |
|  108 | NORTH- EAST NORTH WESTERN INTERCONNECTOR I PROJECT                                | POWER    | PGCIL                  | 02/2009                         | 08/2013                                       | 09/2014                                           |                       11130.2  |                          11130.2  |                        13 |
|  109 | RAMPUR HEP(412 MW)                                                                | POWER    | SJVNL                  | 01/2007                         | 03/2012                                       | 09/2013                                           |                        2047.03 |                           2047.03 |                        18 |
|  110 | KOTESHWAR HEP(THDC)                                                               | POWER    | THDCIL                 | 04/2000                         | 04/2005                                       | 03/2012                                           |                        1301.56 |                           2283.68 |                        83 |
|  111 | VISHNUGAD PIPALKOTI HYDRO ELECTRIC PROJECT                                        | POWER    | THDCIL                 | 08/2008                         | 06/2013                                       | 05/2016                                           |                        2491.58 |                           3422.44 |                        35 |
|  112 | LANJHIGARH-JUNAGARH NL(ECOR)                                                      | RAILWAYS | ECOR                   | 04/1993                         | 03/2002                                       | 03/2012                                           |                         100    |                            227.94 |                       120 |
|  113 | KOSI BRIDGE (NL), ECR                                                             | RAILWAYS | ECR                    | 04/2002                         | 03/2012                                       | 12/2012                                           |                         322.95 |                            341.41 |                         9 |
|  114 | RAIL-CUM-ROAD BRIDGE AT MUNGER (NL), ECR                                          | RAILWAYS | ECR                    | 04/2002                         | 03/2009                                       | 12/2012                                           |                         921    |                            981    |                        45 |
|  115 | PATNA GANGA BRIDGE (NL), ECR                                                      | RAILWAYS | ECR                    | 04/2001                         | 10/2007                                       | 12/2012                                           |                         624.47 |                           1389.98 |                        62 |
|  116 | MANDARHILL-DUMKA-RAMPURHAT (NL),ER                                                | RAILWAYS | ER                     | 04/1995                         | 12/2011                                       | 03/2012                                           |                         900.05 |                            675    |                         3 |

|   SN | PROJECT                                                                                          | SECTOR                      | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   TIME OVERRUN $ (MONTHS) |
|------|--------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|-----------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|---------------------------|
|  117 | GHUTIASHARIF-CANNING (ER)                                                                        | RAILWAYS                    | ER                     | 04/2009                         | 12/2011                                       | 11/2013                                           |                         611.03 |                            189.97 |                        23 |
|  118 | FREIGHT OPERATIONS INFORMATION SYSTEM (FOIS)                                                     | RAILWAYS                    | FOIS                   | 03/1984                         | 03/1995                                       | 03/2012                                           |                         520    |                            634.13 |                       204 |
|  119 | MUMBAI URBAN TRANSPORT PROJECT PHASE-II                                                          | RAILWAYS                    | MRTP                   | 04/2008                         | 03/2014                                       | 03/2015                                           |                        5300    |                           5300    |                        12 |
|  120 | LUMDING-SILCHAR JIRIBAM, BADARPUR-BARAIGRAM KUMARGHAT NATIONAL PROJECT                           | RAILWAYS                    | NFR                    | 04/1996                         | 03/2009                                       | 12/2013                                           |                        1676.31 |                           4027.93 |                        57 |
|  121 | KATAKHAL TO BHAIRABI                                                                             | RAILWAYS                    | NFR                    | 04/1998                         | 12/2012                                       | 03/2014                                           |                         227.9  |                            223.01 |                        15 |
|  122 | NEW MAYNAGURI TO JOGIGHOPA VIA CHANGRABANDHA (NL),NEFR                                           | RAILWAYS                    | NFR                    | 04/2000                         | 12/2008                                       | 03/2014                                           |                         733    |                           1655.8  |                        63 |
|  123 | KATIHAR - JOGBANI (GC)(NEFR)                                                                     | RAILWAYS                    | NFR                    | 09/2001                         | 12/2010                                       | 03/2015                                           |                         492.98 |                           1041.79 |                        51 |
|  124 | BPUTRA BRIDGE AT BOGIBIL AND LINK LINES NEFR                                                     | RAILWAYS                    | NFR                    | 09/1997                         | 04/2008                                       | 12/2015                                           |                        1500    |                           3230.01 |                        92 |
|  125 | JIRIBAM TO IMPHAL (TUPUI)(NL)(NEFR)                                                              | RAILWAYS                    | NFR                    | 04/2003                         | 03/2011                                       | 03/2016                                           |                         727.56 |                           3056.85 |                        60 |
|  126 | JIND-SONEPAT (NL),NR                                                                             | RAILWAYS                    | NR                     | 01/2004                         | 03/2012                                       | 12/2012                                           |                         238.56 |                            500    |                         9 |
|  127 | UTRATIA-ZAFRABAD, NR (LINE DOUBLING)                                                             | RAILWAYS                    | NR                     | 04/2006                         | 03/2010                                       | 06/2014                                           |                         325    |                            819.4  |                        51 |
|  128 | UDHAMPUR-SRINAGAR-BARAMULLA (NL),NR                                                              | RAILWAYS                    | NR                     | 03/1995                         | 11/2002                                       | 12/2017                                           |                        2500    |                          20000    |                       181 |
|  129 | ELECTRIFICATION OF MORADABAD-ROZA                                                                | RAILWAYS                    | RE                     | 12/2004                         | 03/2011                                       | 03/2012                                           |                         129.17 |                            250    |                        12 |
|  130 | SALKA ROAD -ANUPNAGAR LINE DOUBLING                                                              | RAILWAYS                    | RVNL                   | 09/2006                         | 03/2010                                       | 03/2012                                           |                         324.9  |                            324.9  |                        24 |
|  131 | BHOPAL BINA 3D LINE DOUBLING                                                                     | RAILWAYS                    | RVNL                   | 09/2007                         | 03/2010                                       | 12/2012                                           |                         687.2  |                            687.2  |                        33 |
|  132 | KHURDA ROAD - BARANG 3RD LINE (DL) (ECOR)                                                        | RAILWAYS                    | RVNL                   | 04/2000                         | 03/2009                                       | 04/2013                                           |                         133.41 |                            225    |                        49 |
|  133 | RAJATGARH-BARANG(LD),ECOR                                                                        | RAILWAYS                    | RVNL                   | 04/1999                         | 02/2009                                       | 04/2013                                           |                         166.16 |                            243.4  |                        50 |
|  134 | PANSPURA-KHARAGPUR 3D LINE                                                                       | RAILWAYS                    | RVNL                   | 09/2007                         | 02/2010                                       | 12/2015                                           |                         252.5  |                            529.23 |                        70 |
|  135 | NEW WORK FOR CONSTRUCTION OF METRO RAILWAY FROM BARANAGAR TO BARRACKPORE AND DAKSHINESHWAR (MTP) | RAILWAYS                    | RVNL                   | 04/2010                         | 03/2014                                       | 03/2016                                           |                        2298.42 |                           2069.6  |                        24 |
|  136 | NEW WORK FOR CONSTRUCTION OF METRO RAILWAY FROM NOAPARA-BARASAI VIA BIMANBANDER (MTP)            | RAILWAYS                    | RVNL                   | 04/2010                         | 03/2016                                       | 06/2016                                           |                        2397.72 |                           2397.72 |                         3 |
|  137 | GADWAL - RAICHUR (NL), SCR                                                                       | RAILWAYS                    | SCR                    | 04/1998                         | 02/2011                                       | 03/2012                                           |                          92.63 |                            270    |                        13 |
|  138 | NANDYAL-YERRAGUNTLA(NL),SCR                                                                      | RAILWAYS                    | SCR                    | 03/1996                         | 02/2009                                       | 03/2012                                           |                         155.74 |                            840.32 |                        37 |
|  139 | GOELKERA-MANOHARPUR,(LD)(SER)                                                                    | RAILWAYS                    | SER                    | 03/1997                         | 02/2006                                       | 12/2012                                           |                         261.7  |                            283.1  |                        82 |
|  140 | RANCHI-LOHARDAGA(GC),SER                                                                         | RAILWAYS                    | SER                    | 04/1997                         | 06/2004                                       | 12/2012                                           |                         194.07 |                            456.45 |                       102 |
|  141 | HOWRAH-AMTA-CHAMPADANGA NL (SER)                                                                 | RAILWAYS                    | SER                    | 04/1974                         | 03/2007                                       | 03/2014                                           |                         393.46 |                            499.16 |                        84 |
|  142 | TAMLUK DIGHA,LINE DOUBLING (SER)                                                                 | RAILWAYS                    | SER                    | 03/1984                         | 06/2005                                       | 06/2015                                           |                         293.97 |                            723.71 |                       120 |
|  143 | BANKURA - DAMODAR (GC) (SER)                                                                     | RAILWAYS                    | SER                    | 03/1998                         | 03/2005                                       | 03/2016                                           |                         111.9  |                           1173.79 |                       132 |
|  144 | RAJPIPLA-ANKELASHWAR, WR(GC)                                                                     | RAILWAYS                    | WR                     | 04/2006                         | 03/2011                                       | 03/2012                                           |                         196.97 |                            196.97 |                        12 |
|  145 | RATLAM-MHOW-KHANDWA-AKOLA (GC)                                                                   | RAILWAYS                    | WR                     | 04/2008                         | 03/2012                                       | 03/2013                                           |                         603.04 |                            603.04 |                        12 |
|  146 | ARMUR TO KADLOOR YELLAREDDY                                                                      | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2010                         | 02/2012                                       | 04/2012                                           |                         390.56 |                            390.56 |                         2 |

|   SN | PROJECT                                                     | SECTOR                      | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   TIME OVERRUN $ (MONTHS) |
|------|-------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|-----------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|---------------------------|
|  147 | UP/BIHAR BORDER TO KASIA (NH-28)(NHAI)                      | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 12/2008                                       | 04/2012                                           |                         227    |                             227   |                        40 |
|  148 | LALITPUR TO SAGAR KM 132 TO KM 187, NH-26 (NHAI)            | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 10/2008                                       | 04/2012                                           |                         225    |                             225   |                        42 |
|  149 | HALDIA PORT (PORT CONNECTIVITY) (NH-41)                     | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2000                         | 03/2005                                       | 04/2012                                           |                         273    |                             522   |                        85 |
|  150 | SALEM - U / UNDRUPET(BOT -1/TN-06) NH -68                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2005                         | 01/2011                                       | 05/2012                                           |                         941    |                             941   |                        16 |
|  151 | NH CONNECTIVITY TO ICTT VALLARPADAEU NH - SH                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2005                         | 02/2010                                       | 05/2012                                           |                         557    |                             557   |                        27 |
|  152 | SAGAR BY PASS,KM 187 TO KM 211 , NH-26 (NHAI)               | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 10/2008                                       | 05/2012                                           |                         151.3  |                             151.3 |                        43 |
|  153 | SONAPUR TO GUWAHTI (AS-3)                                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 03/2008                                       | 05/2012                                           |                         245    |                             245   |                        50 |
|  154 | VIJAYAPUR TO PATHANKOT (NS-35/J AND K) NH-1A KM.50 TO KM.80 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 03/2008                                       | 05/2012                                           |                         166.27 |                             193.1 |                        50 |
|  155 | VIJAYAPUR TO PATHANKOT (J AND K) NH-1A KM.16.35 TO KM.50.00 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 03/2008                                       | 05/2012                                           |                         193.09 |                             166.3 |                        50 |
|  156 | PANIPAT-JALANDHAR 6 LANE(KM 96 TO 387.1 KM)                 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 05/2009                         | 11/2011                                       | 06/2012                                           |                        1108    |                            2288   |                         7 |

|   SN | PROJECT                                                     | SECTOR                      | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   TIME OVERRUN $ (MONTHS) |
|------|-------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|-----------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|---------------------------|
|  157 | GURGAON-KOTPUTLI KM 42.70 TO 54.4 KM                        | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2009                         | 10/2011                                       | 06/2012                                           |                        1673.7  |                           1673.7  |                         8 |
|  158 | SURAT- DAHISAR(SIX LANE) KM 263 TO KM 502                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2009                         | 08/2011                                       | 06/2012                                           |                        1693.75 |                           1693.75 |                        10 |
|  159 | NEW MANGALORE PORT NH-17 AND 48                             | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2000                         | 06/2011                                       | 06/2012                                           |                         196.5  |                            196.5  |                        12 |
|  160 | END OF DURG BYPASS-CHHATISGARH/MAHARASHTRA BORDER           | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 01/2008                         | 01/2011                                       | 06/2012                                           |                         464    |                            464    |                        17 |
|  161 | GORAKHPUR BYPASS, NH-28, PHASE-II EAST-WEST CORRIDOR        | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 10/2009                                       | 06/2012                                           |                         600.24 |                            600.24 |                        32 |
|  162 | AURANG-RAIPUR, NH-6, KM.232 TO KM.281                       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2005                         | 01/2009                                       | 06/2012                                           |                         190    |                            190    |                        41 |
|  163 | NAGPUR-KONDHALI,NH-6(NHAI)                                  | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2005                         | 12/2008                                       | 06/2012                                           |                         168    |                            168    |                        42 |
|  164 | ASSAM/WB BORDER TO GAIRKATTA (WB-1)                         | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 11/2008                                       | 06/2012                                           |                         221.82 |                            221.82 |                        43 |
|  165 | KOTWA TO DEWAPUR(10 LMNHP),NH-28 PHASE-II, KM.440 TO KM.402 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 10/2008                                       | 06/2012                                           |                         240    |                            240    |                        44 |
|  166 | JHAJHARPUR TO DARBANGA (BR-7)                               | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 09/2008                                       | 06/2012                                           |                         340    |                            340    |                        45 |

|   SN | PROJECT                                                   | SECTOR                      | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   TIME OVERRUN $ (MONTHS) |
|------|-----------------------------------------------------------|-----------------------------|------------------------|---------------------------------|-----------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|---------------------------|
|  167 | GANGA BRIDGE TO RAMDEVI CROSSING PH.II NH-25, KM.75-80.06 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 09/2008                                       | 06/2012                                           |                         155    |                            201.66 |                        45 |
|  168 | DAKOBA TO NAGAON (NH-36)(NHAI)                            | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 06/2008                                       | 06/2012                                           |                         225    |                            225    |                        48 |
|  169 | NAGAON TO DHARAMTUL (AS-2)                                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 06/2008                                       | 06/2012                                           |                         264.72 |                            264.72 |                        48 |
|  170 | DHARAMTUL TO SONAPUR (AS-19)                              | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 06/2008                                       | 06/2012                                           |                         200    |                            200    |                        48 |
|  171 | NALBARI TO BIJNI (AS-6)                                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 06/2008                                       | 06/2012                                           |                         225    |                            225    |                        48 |
|  172 | NALBARI TO BIJNI (AS-8)                                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 06/2008                                       | 06/2012                                           |                         200    |                            200    |                        48 |
|  173 | BIJNI TO ASSAMWB BORDER (NH-31.C)(1)(NHAI)                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 06/2008                                       | 06/2012                                           |                         195    |                            195    |                        48 |
|  174 | DHARAMTUL TO SONAPUR,KM 205-183 (AS-20)                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 05/2008                                       | 06/2012                                           |                         160    |                            160    |                        49 |
|  175 | ORAI TO JHANSI (UP-5),NH-25, KM.220.0 TO KM.170.0         | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 03/2008                                       | 06/2012                                           |                         340.68 |                            340.68 |                        51 |
|  176 | SILCHAR-UDARBAND (PH.II) HN-54, KM.309 TO KM.275          | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 09/2007                                       | 06/2012                                           |                         157.47 |                            154.57 |                        57 |

|   SN | PROJECT                                                     | SECTOR                      | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   TIME OVERRUN $ (MONTHS) |
|------|-------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|-----------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|---------------------------|
|  177 | GARHMUKTESHWAR-MURADABAD (NHAI) OTHERS KM.93- 149.25, NH-24 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 09/2007                                       | 06/2012                                           |                         275    |                            275    |                        57 |
|  178 | HAPUR-GARHMUKTESWAR (OTHERS) KM.58-93, NH-24                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2005                         | 09/2007                                       | 06/2012                                           |                         220    |                            220    |                        57 |
|  179 | AGRA-SHIKOHABAD (GQ) KM.199.66-KM.250.50 (NH-2)             | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2000                         | 03/2005                                       | 06/2012                                           |                         367.49 |                            367.49 |                        87 |
|  180 | HAVERI-HARIHAR (GQ) KM.340-KM.284 (NH-4)                    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2000                         | 08/2004                                       | 06/2012                                           |                         241    |                            196.65 |                        94 |
|  181 | HARIHAR-CHITRADURGA (GQ) KM.284-KM.207 (NH-4)               | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2000                         | 08/2004                                       | 06/2012                                           |                         318    |                            207.56 |                        94 |
|  182 | GANJAM-ICCHAPURUM,NH-5(NHAI)                                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2000                         | 02/2004                                       | 06/2012                                           |                         263.27 |                            263.27 |                       100 |
|  183 | SUNAKHALA-GANJAM (GQ) KM.338-KM.284 (NH-5)                  | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2000                         | 04/2004                                       | 07/2012                                           |                         225    |                            241.53 |                        99 |
|  184 | BALASORE BHADRAK (REVIVED) KM 136.5 - 199.14 NH-5           | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2000                         | 02/2004                                       | 07/2012                                           |                         228.7  |                            228.7  |                       101 |
|  185 | PATHANKOT- BHOGPUR, KM.26-KM.70, NS-38 NH-1A                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 05/2008                                       | 08/2012                                           |                         284    |                            359    |                        51 |
|  186 | KOTA BYPASS,RJ-4, NH-76 (NHAI)                              | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 10/2008                                       | 09/2012                                           |                         275    |                            250.39 |                        47 |

|   SN | PROJECT                                                          | SECTOR                      | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   TIME OVERRUN $ (MONTHS) |
|------|------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|-----------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|---------------------------|
|  187 | RAJMARG CHORAHA TO LAKHNANDON,KM 351 TO KM 405.7, NH-26 (NHA     | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 10/2008                                       | 09/2012                                           |                         229.91 |                            229.91 |                        47 |
|  188 | BIJNI TO ASSAM/WB BORDER PH.II, KM.30.00 TO 0.00, NH- 31 C       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 06/2005                                       | 09/2012                                           |                         230    |                            230    |                        87 |
|  189 | FOUR LANNING FROM MP/MAHARASHTRA BORDER TO NAGPUR, NAGPUR BYPASS | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2010                         | 06/2011                                       | 10/2012                                           |                        1170.52 |                           1170.52 |                        16 |
|  190 | LAKHNAADON TO MP/MH BORDER,KM 596.75-653.22 (NS- 1/BOT/MP-2),NH7 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 06/2010                                       | 10/2012                                           |                         407.6  |                            407.6  |                        28 |
|  191 | LAKHNADON TO MP/MH BORDER (NS-1/BOT/MP-2), NH-7                  | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 09/2009                                       | 10/2012                                           |                         263.17 |                            263.17 |                        37 |
|  192 | THANJAUR-TRICHY,NH-67(NHAI)                                      | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2005                         | 06/2009                                       | 11/2012                                           |                         280    |                            280    |                        41 |
|  193 | DHOLPUR - MORENA SECTION (INCLUDING CHAMBOL BRIDGE) NH-3         | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 09/2010                                       | 12/2012                                           |                         232.45 |                            232.45 |                        27 |
|  194 | DELHI/ HARYANA BORDER TO ROHTAK                                  | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2007                         | 05/2010                                       | 12/2012                                           |                         486    |                            486    |                        31 |
|  195 | BRAHMPUTRA BRIDGE,NH NO-31                                       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 04/2010                                       | 12/2012                                           |                         217.61 |                            217.61 |                        32 |
|  196 | GWALIOR-JHANSI, NH-75                                            | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 12/2009                                       | 12/2012                                           |                         604    |                            604    |                        36 |

|   SN | PROJECT                                                      | SECTOR                      | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   TIME OVERRUN $ (MONTHS) |
|------|--------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|-----------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|---------------------------|
|  197 | GWALIOR BYPSS, NH-75,3                                       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 10/2009                                       | 12/2012                                           |                         300.93 |                            300.93 |                        38 |
|  198 | JHANSI TO LALITPUR, NH-25,26                                 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 09/2009                                       | 12/2012                                           |                         355.06 |                            355.06 |                        39 |
|  199 | DEEWAPUR TO UP/BIHAR BORDER (LMNHP-9)-NH-28, KM.402-360.915  | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 10/2008                                       | 12/2012                                           |                         300    |                            300    |                        50 |
|  200 | RAJMARG CHORAHA TO LAKHNANDON,KM 297 TO KM 351, NH-26 (NHAI) | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 10/2008                                       | 12/2012                                           |                         251.03 |                            251.03 |                        50 |
|  201 | SAGAR - RAJMARG CHORAHA,KM 211 TO KM 255, NH-26 (NHAI)       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 10/2008                                       | 12/2012                                           |                         203.43 |                            203.43 |                        50 |
|  202 | FORBESGANJ TO SIMRAHI (NH-57)(NHAI)                          | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 09/2008                                       | 12/2012                                           |                         332.94 |                            332.94 |                        51 |
|  203 | SILIGURI TO ISLAMPUR (WB-7)                                  | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 07/2008                                       | 12/2012                                           |                         225    |                            225    |                        53 |
|  204 | BIJNI TO ASSAM /WB.BORDER (NH-31.C)(NHAI)                    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 06/2008                                       | 12/2012                                           |                         237.8  |                            237.8  |                        54 |
|  205 | GUWHATI TO NALBARI (AS-4)                                    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 04/2008                                       | 12/2012                                           |                         175.96 |                            175.96 |                        56 |
|  206 | GUWAHATI TO NALBARI (AS-5)                                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 04/2008                                       | 12/2012                                           |                         198.16 |                            198.16 |                        56 |

|   SN | PROJECT                                                     | SECTOR                      | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   TIME OVERRUN $ (MONTHS) |
|------|-------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|-----------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|---------------------------|
|  207 | NALBARI T BIJNI (AS-7)                                      | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 04/2008                                       | 12/2012                                           |                         208    |                            208    |                        56 |
|  208 | TRICHY - KORUR NH-67                                        | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2005                         | 07/2010                                       | 03/2013                                           |                         516    |                            516    |                        32 |
|  209 | MAIBANG TO LUMDING (AS-27), KM.40.000 TO KM.60.500          | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 04/2009                                       | 03/2013                                           |                         200    |                            200    |                        47 |
|  210 | HARANGAJO TO MAIBANG (AS-23), KM.126.450 TO KM.140.700      | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 02/2009                                       | 03/2013                                           |                         280    |                            280    |                        49 |
|  211 | AMRITSAR-PATHANKOT                                          | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 05/2010                         | 11/2012                                       | 06/2013                                           |                         705    |                            705    |                         7 |
|  212 | CHILKALURIPET-VIJAYWADA 6 LANE (KM 355 TO KM 434.15)        | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 05/2009                         | 10/2011                                       | 06/2013                                           |                         572.3  |                            572.3  |                        20 |
|  213 | AGRA-BYPASS(NS-1/UP-1), NH-2,3                              | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 09/2007                                       | 06/2013                                           |                         348.16 |                            465.5  |                        69 |
|  214 | MAIBANG TO LUMDING (AS-25), KM.83.400 TO KM.111.000         | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 04/2009                                       | 07/2013                                           |                         199.81 |                            385.13 |                        51 |
|  215 | MAIBANG TO LUMDING (AS-24), KM.111.000 TO KM.126.450        | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 11/2008                                       | 07/2013                                           |                         155.04 |                            280.13 |                        56 |
|  216 | SIX LANNING OF VADAKKANCHERRY THRISSURESECTION KM 240 270KM | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2010                         | 08/2012                                       | 10/2013                                           |                         617    |                            617    |                        14 |

|   SN | PROJECT                                                                    | SECTOR                      | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   TIME OVERRUN $ (MONTHS) |
|------|----------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|-----------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|---------------------------|
|  217 | CHAMBAL BRIDGE, NH-76 (RJ-5)                                               | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 02/2010                                       | 12/2013                                           |                         275    |                            281.31 |                        46 |
|  218 | MAIBANG TO LUMDING (AS-26), KM.60.500 TO KM.83.400, NH-54                  | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 11/2008                                       | 01/2014                                           |                         167.64 |                            167.64 |                        62 |
|  219 | INDORE-DEWAS(NH-3)                                                         | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 11/2010                         | 05/2013                                       | 02/2014                                           |                         325    |                            325    |                         9 |
|  220 | 2 LANNING OF MOKAMA-MUNGER                                                 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 05/2011                         | 05/2013                                       | 03/2014                                           |                         351.54 |                            351.54 |                        10 |
|  221 | CHENNAI-TADA(SIX LANE)                                                     | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2009                         | 10/2011                                       | 03/2014                                           |                         353.37 |                            353.37 |                        29 |
|  222 | 2-LANNING WITH PS KHAGARIA-PURNEA                                          | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 05/2011                         | 02/2014                                       | 04/2014                                           |                         664    |                            664    |                         2 |
|  223 | HARANGAJO TO MAIBANG, NH-54                                                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 07/2009                                       | 04/2014                                           |                         196    |                            363.74 |                        57 |
|  224 | HARANGAJO TO MAIBANG,KM 164.08-190.587 NH-54                               | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 09/2007                                       | 04/2014                                           |                         212    |                            386.1  |                        79 |
|  225 | JAMMU-UDHAMPUR KM.27.5 TO KM.67.00                                         | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 07/2010                         | 07/2013                                       | 06/2014                                           |                        1813.76 |                           1813.76 |                        11 |
|  226 | 4 LANNING OF BELGUM-KHANPUR SECTION AND 2 LANING OF KHANPUR-KNT/GOA BORDER | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2011                         | 09/2013                                       | 07/2014                                           |                         359    |                            359    |                        10 |
|  227 | CONSTRUCTION AND DEVELOPMENT OF 2 OFFSHORE CONTAINER BERTHS AND TERMINAL   | SHIPPING AND PORTS          | MUMBAI PORT TRU        | 11/2007                         | 12/2010                                       | 12/2012                                           |                        1228    |                           1460    |                        24 |

|   SN | PROJECT                                                                                              | SECTOR              | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   TIME OVERRUN $ (MONTHS) |
|------|------------------------------------------------------------------------------------------------------|---------------------|------------------------|---------------------------------|-----------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|---------------------------|
|  228 | SETTING UP OF LNG REGASIFICATION TERMINAL AT PUTHUVYPEEN COCHIN                                      | SHIPPING AND PORTS  | PORT TRUST             | 03/2009                         | 01/2012                                       | 03/2012                                           |                        3500    |                           3500    |                         2 |
|  229 | MECHANIZATION OF COAL HANDLING FACILITIES TO 200000 DWT VESSELS ON DBFOT BASIS                       | SHIPPING AND PORTS  | PORT TRUST             | 02/2010                         | 06/2010                                       | 11/2012                                           |                         444.1  |                            444.1  |                        29 |
|  230 | CONSTRUCTION OF BERTHING AND ALLIED FACILITIES OFF TEKRA NEAR TUNA,KANDLA PORT TRUST                 | SHIPPING AND PORTS  | PORT TRUST             | 04/2005                         | 02/2011                                       | 12/2012                                           |                         882    |                           1060    |                        22 |
|  231 | CONSTRUCTION OF 13 & 14 CARGO BERTH AT KANDLA                                                        | SHIPPING AND PORTS  | PORT TRUST             | 12/2005                         | 03/2011                                       | 03/2013                                           |                         702    |                            755.5  |                        24 |
|  232 | ENNORE MANALI EXPRESS WAY,F/O SPECIAL PURPOSE VEHICLE (SPV)                                          | SHIPPING AND PORTS  | PORT TRUST             | 10/2002                         | 03/2006                                       | 12/2013                                           |                         150    |                            600    |                        93 |
|  233 | SETTING UP OF SINGLE POINT MOORING (SPM) AND ALLIED FACILITIES OFF VEERA IN GULF OF KUTCH ON BOT BAS | SHIPPING AND PORTS  | PORT TRUST             | 02/2011                         | 05/2013                                       | 07/2014                                           |                         830    |                            621.53 |                        14 |
|  234 | ACQUISITION OF 6 NOS. OF 57000 DWT HANDYMAX BULK CARRIERS                                            | SHIPPING AND PORTS  | SHIPP.                 | 11/2007                         | 03/2012                                       | 04/2012                                           |                        1061.96 |                           1082.06 |                         1 |
|  235 | ACQUISITION OF TWO NOS OF 120 B.P BY 077 & 078 (AH03TYPE) AHTS VESSELS                               | SHIPPING AND PORTS  | SHIPP.                 | 12/2010                         | 09/2011                                       | 04/2012                                           |                         241.5  |                            241.5  |                         7 |
|  236 | ACQUISITION OF TWO NOS. OF 120 B.P BY 079& 080                                                       | SHIPPING AND PORTS  | SHIPP.                 | 04/2009                         | 06/2011                                       | 06/2012                                           |                         290.85 |                            305    |                        12 |
|  237 | ACQUISITION OF 4 NO. OF ANCHOR HANDLING CUM SUPPLY VESSELS                                           | SHIPPING AND PORTS  | SHIPP.                 | 10/2007                         | 04/2011                                       | 06/2012                                           |                         359.44 |                            359.44 |                        14 |
|  238 | ACQUISITION OF TWO NOS. OF 3060 DWT                                                                  | SHIPPING AND PORTS  | SHIPP.                 | 04/2009                         | 12/2011                                       | 08/2012                                           |                         277.03 |                            277.03 |                         8 |
|  239 | BAILADILA IRON ORE PROJECT DEPOSIT- 11B (NMDC)                                                       | STEEL               | NMDC                   | 01/2007                         | 12/2011                                       | 10/2012                                           |                         607.17 |                            607.17 |                        10 |
|  240 | 330 TPH BOILER-6 AND AUXILIARY SYSTEM                                                                | STEEL               | RINL                   | 08/2006                         | 12/2009                                       | 05/2012                                           |                         260    |                            350    |                        29 |
|  241 | 67.5MW TG-5 AUX. S'TEM EMERGENCY POWER REQUIREMENT EXP. UNIT                                         | STEEL               | RINL                   | 07/2007                         | 01/2010                                       | 06/2012                                           |                         202    |                            343.58 |                        29 |
|  242 | EXPANSION OF LIQUID STEEL CAPACITY FROM 3MT TO 6.3MT (RINL)                                          | STEEL               | RINL                   | 10/2005                         | 10/2009                                       | 10/2012                                           |                        8692    |                          12291    |                        36 |
|  243 | COKE OVEN BATTERY NO. 4 PHASE-II                                                                     | STEEL               | RINL                   | 06/2006                         | 09/2008                                       | 10/2012                                           |                         108    |                            216.68 |                        49 |
|  244 | AUGMENTATION OF IRON ORE STORAGE IN RMHP                                                             | STEEL               | RINL                   | 07/2007                         | 09/2009                                       | 12/2012                                           |                         480    |                            460    |                        39 |
|  245 | INSTALLATION OF 700TPD AIR SEPARATION UNIT-4 AT OXYGEN PLANT-II, BHILLAI                             | STEEL               | SAIL                   | 07/2007                         | 05/2011                                       | 05/2012                                           |                         232.93 |                            232.93 |                        12 |
|  246 | EXPANSION OF BOKARO STEEL PLANT                                                                      | STEEL               | SAIL                   | 05/2010                         | 12/2011                                       | 10/2012                                           |                        6325    |                           6325    |                        10 |
|  247 | EXPANSION OF IISCO STEEL PLANT                                                                       | STEEL               | SAIL                   | 06/2008                         | 12/2011                                       | 12/2012                                           |                       14443    |                          16408    |                        12 |
|  248 | EXPANSION OF DURGAPUR STEEL PLANT                                                                    | STEEL               | SAIL                   | 08/2010                         | 12/2012                                       | 03/2013                                           |                        2875    |                           2875    |                         3 |
|  249 | EXPANSION OF BHILAI STEEL PLANT                                                                      | STEEL               | SAIL                   | 08/2010                         | 03/2013                                       | 09/2013                                           |                       17265    |                          17265    |                         6 |
|  250 | GSM EQUIPMENT OF 1625000LINES (2G) 325000 LINES 3(G) MP PHASE V.1 TELECOM CIRCLE                     | TELECOMMUNIC ATIONS | BSNL                   | 11/2009                         | 11/2010                                       | 03/2012                                           |                         916.7  |                            930.6  |                        16 |
|  251 | PROJ.III OF NIB-II OF MESSAGING STORAGE                                                              | TELECOMMUNIC ATIONS | BSNL                   | 11/2003                         | 12/2005                                       | 04/2012                                           |                         250    |                            425.51 |                        76 |

|   SN | PROJECT                                                                               | SECTOR              | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   TIME OVERRUN $ (MONTHS) |
|------|---------------------------------------------------------------------------------------|---------------------|------------------------|---------------------------------|-----------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|---------------------------|
|  252 | GSM EQUIPMENT OF 1867000LINES (2G) 383000 LINES 3(G) GUJARATPHASE V.1 TELECOM CIRCLE  | TELECOMMUNIC ATIONS | BSNL                   | 08/2008                         | 08/2009                                       | 06/2012                                           |                         868    |                            868    |                        34 |
|  253 | GSM EQUIPMENT OF 283000 LINES (2G) AND 75000 LINES (3G) IN UTTRANCHAL                 | TELECOMMUNIC ATIONS | BSNL                   | 01/2009                         | 06/2009                                       | 06/2012                                           |                         149.15 |                            158.72 |                        36 |
|  254 | GSM EQUIPMENT OF 799000LINES (2G) 101000 LINES 3(G) JHARKHANDPHASE V.1 TELECOM CIRCLE | TELECOMMUNIC ATIONS | BSNL                   | 03/2008                         | 03/2009                                       | 06/2012                                           |                         328.13 |                            328.12 |                        39 |
|  255 | ASSAM TELECOM CIRCLE, PHASE-V.I, 2G & 3G                                              | TELECOMMUNIC ATIONS | BSNL                   | 06/2007                         | 01/2009                                       | 06/2012                                           |                         336.81 |                            336.81 |                        41 |
|  256 | GSM EQUIPMENT OF 390K LINES(2G) AND 130K LINES(3G) PH-5.1 PUNJAB                      | TELECOMMUNIC ATIONS | BSNL                   | 02/2008                         | 12/2008                                       | 06/2012                                           |                         373.94 |                            373.94 |                        42 |
|  257 | ERP IMPLEMENTATION IN BSNL ON TURNKEY BASIS                                           | TELECOMMUNIC ATIONS | BSNL                   | 10/2009                         | 10/2010                                       | 07/2012                                           |                         384    |                            384    |                        21 |
|  258 | CONVERGENT BILLING AND CRM-MTNL(DELHI)                                                | TELECOMMUNIC ATIONS | MTNL                   | 12/2005                         | 02/2007                                       | 03/2012                                           |                         249    |                            229.41 |                        61 |
|  259 | BANGALORE METRO RAIL PROJECT                                                          | URBAN DEVELOPMENT   | MRTP                   | 05/2006                         | 06/2011                                       | 12/2013                                           |                        6395    |                          11609    |                        30 |
|  260 | PAGLADIYA DAM PROJECT                                                                 | WATER RESOURCES     | MOWR                   | 01/2001                         | 12/2007                                       | 12/2012                                           |                         542.9  |                           1187    |                        60 |

Annexure - II B

## STATEMENT REFERRED TO IN REPLY TO PART (c) OF LOK SABHA STARRED QUESTION NO 52  DUE FOR ANSWER ON  27.04.2016

## DETAILS OF CENTRAL SECTOR PROJECTS SHOWING COST OVERRUNS (as on 01.04.2012)

|   SN | PROJECT                                                         | SECTOR         | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONING (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   COST OVERRUN ^ (%) |
|------|-----------------------------------------------------------------|----------------|------------------------|---------------------------------|-----------------------------------------------|--------------------------------------------------|--------------------------------|-----------------------------------|----------------------|
|    1 | PROTOTYPE FAST BREEDER REACTOR (BHAVINI, 500 MWE)               | ATOMIC ENERGY  | BHAVNI                 | 09/2003                         | 09/2010                                       | 01/2012                                          |                        3492    |                           5677    |                62.57 |
|    2 | KUDANKULAM APP (NPCIL)                                          | ATOMIC ENERGY  | NPCIL                  | 12/2001                         | 12/2008                                       | 03/2013                                          |                       13171    |                          15824    |                20.14 |
|    3 | C/O INTEGRATED PASSENGER TER. BULD. NSCBI AIRPORT               | CIVIL AVIATION | AAI                    | 08/2008                         | 05/2011                                       | 10/2012                                          |                        1942.51 |                           2325    |                19.69 |
|    4 | D/O KAMARAJ DOMESTIC TER-PH-II AND EXP. ANNA INT. TER BLDG(K1)  | CIVIL AVIATION | AAI                    | 08/2008                         | 01/2011                                       | 02/2012                                          |                        1808    |                           2015    |                11.45 |
|    5 | HINGULA OC-II EXP. PH-III (15 MTY)                              | COAL           | MCL                    | 11/2008                         | 03/2013                                       | 03/2013                                          |                         479.53 |                            479.63 |                 0.02 |
|    6 | TPS-II EXPANSION (1470MW TO 1970MW) (NLC)                       | COAL           | NLC                    | 10/2004                         | 06/2009                                       | 03/2013                                          |                        2030.78 |                           3027    |                49.06 |
|    7 | TUTICORIN THERMAL POWER PROJECT- 2X500 MW                       | COAL           | NLC                    | 05/2008                         | 03/2012                                       | 03/2014                                          |                        4904.54 |                           4909.54 |                 0.1  |
|    8 | ADRIYALA SHAFT PROJECT                                          | COAL           | SCCL                   | 12/2009                         | 03/2013                                       | 10/2014                                          |                         212.34 |                            779.26 |               266.99 |
|    9 | ASSAM GAS CRACKER PROJECT                                       | PETROCHEMICALS | BCPL                   | 04/2006                         | 04/2012                                       | 12/2013                                          |                        5460.61 |                           8920    |                63.35 |
|   10 | HYDROCRACKER REVAMP AND SETTING UP A NEW CCR AT MUMBAI REFINERY | PETROLEUM      | BPCL                   | 04/2008                         | 04/2013                                       | 04/2013                                          |                         825    |                           1827    |               121.45 |
|   11 | DIESEL HYDRO TREATMENT PROJECT,BRPL DHALIGAON                   | PETROLEUM      | BRPL                   | 06/2006                         | 09/2009                                       | 08/2011                                          |                        1431.91 |                           1690.13 |                18.03 |
|   12 | PHUPLUR-HALDIA PIPELINE PROJECT PHASE-I                         | PETROLEUM      | GAIL                   | 07/2009                         | 01/2013                                       | 07/2015                                          |                        3957    |                           7596.18 |                91.97 |
|   13 | CONSTRUCTION OF NEW TERMINAL AT ENNORE CHENNAI                  | PETROLEUM      | HPCL                   | 01/2008                         | N.A.                                          | 08/2011                                          |                         224    |                            299    |                33.48 |
|   14 | RESITMENT OF MARKETING INSTALATION AT VISAKH                    | PETROLEUM      | HPCL                   | 01/2009                         | N.A.                                          | 03/2012                                          |                         756    |                            898    |                18.78 |
|   15 | PARADIP REFINERY PROJECT                                        | PETROLEUM      | IOCL                   | 02/2009                         | 11/2012                                       | 06/2013                                          |                       29777    |                          30426    |                 2.18 |
|   16 | DEVELOPMENT OF G1 AND GS-15 (ONGCL)                             | PETROLEUM      | ONGC                   | 04/2003                         | 04/2006                                       | 06/2012                                          |                         429.82 |                           2218.01 |               416.03 |
|   17 | IOR GELEKI (ONGCL)                                              | PETROLEUM      | ONGC                   | 09/2001                         | 03/2007                                       | 03/2017                                          |                         390.09 |                           1674.11 |               329.16 |
|   18 | IOR, RUDRASAGAR (ONGCL)                                         | PETROLEUM      | ONGC                   | 09/2001                         | 03/2006                                       | 03/2013                                          |                         113.9  |                            438.85 |               285.29 |
|   19 | CONSTRUCTION OF NEW PROCESS COMPLEX MHN                         | PETROLEUM      | ONGC                   | 01/2007                         | 05/2010                                       | 07/2012                                          |                        2853.29 |                           6326.4  |               121.72 |
|   20 | REVAMPING OF WIN PLATFORM AT MH ASSET                           | PETROLEUM      | ONGC                   | 05/2008                         | 05/2010                                       | 05/2012                                          |                         333.4  |                            656.51 |                96.91 |
|   21 | IOR LAKWA - LAKHMANI (ONGCL)                                    | PETROLEUM      | ONGC                   | 09/2001                         | 03/2007                                       | 03/2014                                          |                         345.1  |                            663.69 |                92.32 |
|   22 | DEVELOPMENT OF B-193 CLUSTER FIELDS                             | PETROLEUM      | ONGC                   | 06/2007                         | 08/2010                                       | 12/2013                                          |                        3248.78 |                           5633.44 |                73.4  |
|   23 | MUMBAI HIGH SOUTH REDEVELOPMENT PH-2                            | PETROLEUM      | ONGC                   | 10/2007                         | 05/2010                                       | 03/2013                                          |                        5713.03 |                           8813.41 |                54.27 |
|   24 | NORTH TAPTI GAS FIELD DEVELOPMENT                               | PETROLEUM      | ONGC                   | 07/2008                         | 03/2011                                       | 10/2012                                          |                         589.7  |                            755.76 |                28.16 |
|   25 | DEVELOPMENT OF B-22 CLUSTER FIELDS                              | PETROLEUM      | ONGC                   | 01/2007                         | 09/2010                                       | 04/2013                                          |                        2323.4  |                           2920.82 |                25.71 |
|   26 | TUIRIAL HE PROJECT(NEEPCO)                                      | POWER          | NEEPCO                 | 07/1998                         | 07/2006                                       | 01/2014                                          |                         368.72 |                            913.63 |               147.78 |

|   SN | PROJECT                                                                         | SECTOR   | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONING (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   COST OVERRUN ^ (%) |
|------|---------------------------------------------------------------------------------|----------|------------------------|---------------------------------|-----------------------------------------------|--------------------------------------------------|--------------------------------|-----------------------------------|----------------------|
|   27 | TUIRIAL HYDRO ELECTRIC PROJECT (60MW)                                           | POWER    | NEEPCO                 | 07/1998                         | 07/2006                                       | 01/2014                                          |                         368.72 |                            913.63 |               147.78 |
|   28 | TRIPURA GAS BASED POWER PROJECT                                                 | POWER    | NEEPCO                 | 07/2009                         | 07/2013                                       | 07/2013                                          |                         421.01 |                            623.44 |                48.08 |
|   29 | TEESTA LOW DAM STAGE III HYDROELECTRIC POWER PROJECT (NHPC)                     | POWER    | NHPC                   | 10/2003                         | 03/2007                                       | 09/2012                                          |                         768.92 |                           1628.39 |               111.78 |
|   30 | SUBANSIRI LOWER H.E.P (8X250 MW) (NHPC)                                         | POWER    | NHPC                   | 09/2003                         | 09/2010                                       | 12/2015                                          |                        6285.33 |                          10667    |                69.71 |
|   31 | NIMOO BAZGO HYDROELECTRIC PROJECT                                               | POWER    | NHPC                   | 08/2006                         | 08/2010                                       | 01/2013                                          |                         611.01 |                            936    |                53.19 |
|   32 | CHAMERA,STAGE-III (NHPC)                                                        | POWER    | NHPC                   | 08/2005                         | 08/2010                                       | 04/2012                                          |                        1405.63 |                           2084    |                48.26 |
|   33 | TEESTA LOW DAM HEP, STAGE-IV (4X40 MW) (NHPC)                                   | POWER    | NHPC                   | 09/2005                         | 09/2009                                       | 06/2013                                          |                        1061.38 |                           1501.75 |                41.49 |
|   34 | PARBATI HEP (4X200 MW) (NHPC) II                                                | POWER    | NHPC                   | 09/2002                         | 09/2009                                       | 07/2014                                          |                        3919.59 |                           5524    |                40.93 |
|   35 | PARBATI H.E.P. STAGE -III (NHPC)                                                | POWER    | NHPC                   | 10/2005                         | 10/2010                                       | 01/2013                                          |                        2304.56 |                           2716    |                17.85 |
|   36 | URI H.E.P STAGE -II (NHPC)                                                      | POWER    | NHPC                   | 08/2005                         | 11/2009                                       | 02/2013                                          |                        1729.29 |                           1794    |                 3.74 |
|   37 | MOUDA STPP                                                                      | POWER    | NTPC                   | 11/2008                         | 08/2012                                       | 03/2013                                          |                        5459.28 |                           6010.89 |                10.1  |
|   38 | KAIGA 3 AND 4 TRANSMISSION SYSTEM (PGCIL)                                       | POWER    | PGCIL                  | 03/2005                         | 12/2007                                       | 12/2009                                          |                         588.25 |                           1007.16 |                71.21 |
|   39 | TR. SYSTEM ASSOCIATED WITH CHAMERA III HEP                                      | POWER    | PGCIL                  | 04/2008                         | 07/2011                                       | 12/2012                                          |                         297.37 |                            297.91 |                 0.18 |
|   40 | TEHRI PUMPED STORAGE PLANT(1000MW)                                              | POWER    | THDCIL                 | 07/2006                         | 02/2016                                       | 02/2016                                          |                        1657    |                           2978.86 |                79.77 |
|   41 | KOTESHWAR HEP(THDC)                                                             | POWER    | THDCIL                 | 04/2000                         | 04/2005                                       | 03/2012                                          |                        1301.56 |                           2283.68 |                75.46 |
|   42 | VISHNUGAD PIPALKOTI HYDRO ELECTRIC PROJECT                                      | POWER    | THDCIL                 | 08/2008                         | 06/2013                                       | 05/2016                                          |                        2491.58 |                           3422.44 |                37.36 |
|   43 | AHMEDNAGAR-PARLI VAIJNATH(NL) CR                                                | RAILWAYS | CR                     | 02/1997                         | N.A.                                          | N.A.                                             |                         514.68 |                           1010    |                96.24 |
|   44 | KHURDA ROAD-BOLANGIR(NL)ECOR                                                    | RAILWAYS | ECOR                   | 04/1994                         | N.A.                                          | 03/2012                                          |                         470.21 |                           1100    |               133.94 |
|   45 | LANJHIGARH-JUNAGARH NL(ECOR)                                                    | RAILWAYS | ECOR                   | 04/1993                         | 03/2002                                       | 03/2012                                          |                         100    |                            227.94 |               127.94 |
|   46 | MUZAFFARPUR-SITAMARHI(NL),ECR                                                   | RAILWAYS | ECR                    | 04/1997                         | 03/2012                                       | 03/2012                                          |                         100    |                            411.22 |               311.22 |
|   47 | PATNA GANGA BRIDGE (NL), ECR                                                    | RAILWAYS | ECR                    | 04/2001                         | 10/2007                                       | 12/2012                                          |                         624.47 |                           1389.98 |               122.59 |
|   48 | JAYANAGAR-DARBHANGA-NARKATIA GANJ(GC),ECR                                       | RAILWAYS | ECR                    | 04/1997                         | 03/2012                                       | 03/2012                                          |                         501.69 |                            903.56 |                80.1  |
|   49 | MANSI-PURNIA (EXTENSION OF MANSI- SAHARSA) GAN ECR                              | RAILWAYS | ECR                    | 04/1996                         | 03/2012                                       | 03/2012                                          |                         332.92 |                            427.89 |                28.53 |
|   50 | RAIL-CUM-ROAD BRIDGE AT MUNGER (NL), ECR                                        | RAILWAYS | ECR                    | 04/2002                         | 03/2009                                       | 12/2012                                          |                         921    |                            981    |                 6.51 |
|   51 | KOSI BRIDGE (NL), ECR                                                           | RAILWAYS | ECR                    | 04/2002                         | 03/2012                                       | 12/2012                                          |                         322.95 |                            341.41 |                 5.72 |
|   52 | FREIGHT OPERATIONS INFORMATION SYSTEM (FOIS)                                    | RAILWAYS | FOIS                   | 03/1984                         | 03/1995                                       | 03/2012                                          |                         520    |                            634.13 |                21.95 |
|   53 | BELAPUR-SEAWOOD-URAN ELECTRIFIED DOUBLE LINE(MTP)                               | RAILWAYS | MRTP                   | 03/1996                         | 03/2004                                       | 12/2010                                          |                         495.44 |                           1512.86 |               205.36 |
|   54 | TOLLYGANJ-GARIA WITH EXTENSION TO DUM DUM-NOAPARA AND NOAPARA-NSCB AIRPORT(MTP) | RAILWAYS | MRTP                   | 03/2000                         | 12/2006                                       | 08/2010                                          |                        1049.69 |                           3176.1  |               202.58 |
|   55 | MUMBAI URBAN TRANSPORT PROJECT PHASE-I                                          | RAILWAYS | MRTP                   | 04/2003                         | 06/2011                                       | 06/2011                                          |                        3125.2  |                           4501.8  |                44.05 |

|   SN | PROJECT                                                                 | SECTOR   | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONING (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   COST OVERRUN ^ (%) |
|------|-------------------------------------------------------------------------|----------|------------------------|---------------------------------|-----------------------------------------------|--------------------------------------------------|--------------------------------|-----------------------------------|----------------------|
|   56 | GUNA-ETAWAH VIA SHIVPURI-GWALIOR -BHIND NL, (NCR)                       | RAILWAYS | NCR                    | 04/1986                         | 03/1994                                       | 12/2011                                          |                         158.77 |                            540.96 |               240.72 |
|   57 | AGRA-ETAWAH VIA FATEHABAD AND BAH (NL) NCR                              | RAILWAYS | NCR                    | 04/1999                         | 12/2009                                       | 03/2011                                          |                         108    |                            227.42 |               110.57 |
|   58 | KANPUR KASGANJ MATHURA(GC) NER                                          | RAILWAYS | NER                    | 03/1997                         | N.A.                                          | 02/2012                                          |                         677.97 |                           1577.46 |               132.67 |
|   59 | NEW BG RLY LINE FROM EKLAKHI-BALURGHAT INCLUDING GAZOLE-ITAHAR(NL),NEFR | RAILWAYS | NFR                    | 04/1983                         | N.A.                                          | 03/2015                                          |                          36.8  |                            415.23 |              1028.34 |
|   60 | JIRIBAM TO IMPHAL (TUPUI)(NL)(NEFR)                                     | RAILWAYS | NFR                    | 04/2003                         | 03/2011                                       | 03/2016                                          |                         727.56 |                           3056.85 |               320.15 |
|   61 | BHAIRABI SAIRONG, NL, NEFR                                              | RAILWAYS | NFR                    | 04/2008                         | 04/2014                                       | 03/2014                                          |                         619.34 |                           2393.49 |               286.46 |
|   62 | CONSTRUCTION OF NEW LINE FROM HARMATI- ITANAGAR/NARHARIAGUN, NEFR       | RAILWAYS | NFR                    | 09/1996                         | N.A.                                          | 03/2012                                          |                         156    |                            415.73 |               166.49 |
|   63 | ALUABARI ROAD SILIGURI JUNCTION VIA GALGALIA, NEFR                      | RAILWAYS | NFR                    | 12/2006                         | 03/2011                                       | 03/2011                                          |                         170    |                            435.87 |               156.39 |
|   64 | SEVOK RANGPO, NEFR                                                      | RAILWAYS | NFR                    | 04/2008                         | 12/2015                                       | 12/2015                                          |                        1339.48 |                           3380.57 |               152.38 |
|   65 | LUMDING-SILCHAR JIRIBAM, BADARPUR- BARAIGRAM KUMARGHAT NATIONAL PROJECT | RAILWAYS | NFR                    | 04/1996                         | 03/2009                                       | 12/2013                                          |                        1676.31 |                           4027.93 |               140.29 |
|   66 | NEW MAYNAGURI TO JOGIGHOPA VIA CHANGRABANDHA (NL),NEFR                  | RAILWAYS | NFR                    | 04/2000                         | 12/2008                                       | 03/2014                                          |                         733    |                           1655.8  |               125.89 |
|   67 | BPUTRA BRIDGE AT BOGIBIL AND LINK LINES NEFR                            | RAILWAYS | NFR                    | 09/1997                         | 04/2008                                       | 12/2015                                          |                        1500    |                           3230.01 |               115.33 |
|   68 | KATIHAR - JOGBANI (GC)(NEFR)                                            | RAILWAYS | NFR                    | 09/2001                         | 12/2010                                       | 03/2015                                          |                         492.98 |                           1041.79 |               111.33 |
|   69 | NEW B.G. LINE FROM TETELIA TO BYRNIHAT (NATIONAL PROJECT), NEFR         | RAILWAYS | NFR                    | 09/2006                         | N.A.                                          | 03/2014                                          |                         200    |                            384.04 |                92.02 |
|   70 | RANGIA-MURKONGSELEK, (GC) ALONG WITH LINKED FINGERS NEFR                | RAILWAYS | NFR                    | 01/2004                         | N.A.                                          | 03/2013                                          |                         915.7  |                           1717.29 |                87.54 |
|   71 | NEW B.G. LINE FROM ARARIA TO GALGALIA (THAKURGUNG), NEFR                | RAILWAYS | NFR                    | 09/2006                         | N.A.                                          | N.A.                                             |                         300    |                            529.88 |                76.63 |
|   72 | AGARTALA SABROOM, NL, NEFR                                              | RAILWAYS | NFR                    | 04/2008                         | 03/2014                                       | 03/2014                                          |                         813.34 |                           1141.75 |                40.38 |
|   73 | KISHANGANJ JALALGARH, NL, NEFR                                          | RAILWAYS | NFR                    | 04/2008                         | N.A.                                          | 03/2015                                          |                         282.92 |                            359.86 |                27.19 |
|   74 | UDHAMPUR-SRINAGAR-BARAMULLA (NL),NR                                     | RAILWAYS | NR                     | 03/1995                         | 11/2002                                       | 12/2017                                          |                        2500    |                          20000    |               700    |
|   75 | CHANDIGARH-LUDHIANA(NEW BG LINE),NR                                     | RAILWAYS | NR                     | 07/1998                         | 12/2012                                       | 12/2012                                          |                         248.44 |                           1103.47 |               344.16 |
|   76 | REWARI-ROHTAK (NL),NR                                                   | RAILWAYS | NR                     | 01/2004                         | 02/2010                                       | 02/2011                                          |                         149.38 |                            476.68 |               219.11 |
|   77 | UTRATIA-ZAFRABAD, NR (LINE DOUBLING)                                    | RAILWAYS | NR                     | 04/2006                         | 03/2010                                       | 06/2014                                          |                         325    |                            819.4  |               152.12 |
|   78 | JIND-SONEPAT (NL),NR                                                    | RAILWAYS | NR                     | 01/2004                         | 03/2012                                       | 12/2012                                          |                         238.56 |                            500    |               109.59 |
|   79 | NANGALDAM-TALWARA(NL),NR                                                | RAILWAYS | NR                     | 03/1981                         | 07/2012                                       | 07/2012                                          |                         450    |                            730    |                62.22 |
|   80 | JALANDHAR-PATHANKOT-JAMMU-TAWI (LD),NR                                  | RAILWAYS | NR                     | 03/2002                         | 06/2007                                       | 06/2007                                          |                         625.3  |                            847.76 |                35.58 |
|   81 | SRIGANGANAGAR-SARUPSAR (GC), NWR                                        | RAILWAYS | NWR                    | 04/2001                         | 03/2011                                       | 03/2011                                          |                         143.92 |                            258.6  |                79.68 |
|   82 | CHURCHGATE-VIRAR CONV.OF 1500V DC TRACTION TO 25 KV AC,WR               | RAILWAYS | RE                     | 07/1996                         | 06/2013                                       | 06/2012                                          |                         653.84 |                           1302.12 |                99.15 |
|   83 | ELECTRIFICATION OF MORADABAD-ROZA                                       | RAILWAYS | RE                     | 12/2004                         | 03/2011                                       | 03/2012                                          |                         129.17 |                            250    |                93.54 |

|   SN | PROJECT                                                           | SECTOR   | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONING (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   COST OVERRUN ^ (%) |
|------|-------------------------------------------------------------------|----------|------------------------|---------------------------------|-----------------------------------------------|--------------------------------------------------|--------------------------------|-----------------------------------|----------------------|
|   84 | SUKINDA ROAD - ANGUL (NL)(ECOR)                                   | RAILWAYS | RVNL                   | 04/1998                         | 02/2015                                       | 02/2015                                          |                         183.23 |                            638    |               248.2  |
|   85 | DALLI-RAJHARA - RAOGHAT(PART OF DALLI- RAJHARA-JAGDALPUR),NL,RVNL | RAILWAYS | RVNL                   | 04/1995                         | 12/2012                                       | 12/2012                                          |                         304    |                            968.6  |               218.62 |
|   86 | HARIDASPUR-PARADEEP(NL)                                           | RAILWAYS | RVNL                   | 04/1996                         | N.A.                                          | 12/2011                                          |                         301.64 |                            735.1  |               143.7  |
|   87 | PANSPURA-KHARAGPUR 3D LINE                                        | RAILWAYS | RVNL                   | 09/2007                         | 02/2010                                       | 12/2015                                          |                         252.5  |                            529.23 |               109.6  |
|   88 | BILASPUR-URKURA (DL)                                              | RAILWAYS | RVNL                   | 04/1997                         | N.A.                                          | 03/2011                                          |                         151.52 |                            273    |                80.17 |
|   89 | RENIGUNTA-GUNTAKAL(RE)                                            | RAILWAYS | RVNL                   | 06/2000                         | 04/2003                                       | 03/2010                                          |                         168.34 |                            296.2  |                75.95 |
|   90 | ALIGARH-GAZIABAD 3RD LINE DOUBLING (RVNL)                         | RAILWAYS | RVNL                   | 04/2003                         | 03/2009                                       | 12/2010                                          |                         230.73 |                            399.5  |                73.15 |
|   91 | KHURDA ROAD - BARANG 3RD LINE (DL) (ECOR)                         | RAILWAYS | RVNL                   | 04/2000                         | 03/2009                                       | 04/2013                                          |                         133.41 |                            225    |                68.65 |
|   92 | RAICHUR-GUNTAKAL(DL)(SCR)                                         | RAILWAYS | RVNL                   | 04/2003                         | 12/2007                                       | 12/2010                                          |                         136.62 |                            221.9  |                62.42 |
|   93 | OBULAVARIPALLE-KRISHNAPATNAM(RVNL)                                | RAILWAYS | RVNL                   | 07/2006                         | 03/2008                                       | 06/2008                                          |                         743    |                           1117.11 |                50.35 |
|   94 | RAJATGARH-BARANG(LD),ECOR                                         | RAILWAYS | RVNL                   | 04/1999                         | 02/2009                                       | 04/2013                                          |                         166.16 |                            243.4  |                46.49 |
|   95 | PALWAL-BHUTESWAR 3RD LINE DOUBLING(NCR)(RVNL)                     | RAILWAYS | RVNL                   | 04/2005                         | 03/2009                                       | 03/2011                                          |                         240    |                            329.7  |                37.38 |
|   96 | PEDAPALLI-KARIMNAGAR-NIZAMABAD NL(SCR)                            | RAILWAYS | SCR                    | 12/1994                         | N.A.                                          | 03/2012                                          |                         124.43 |                            820.32 |               559.26 |
|   97 | NANDYAL-YERRAGUNTLA(NL),SCR                                       | RAILWAYS | SCR                    | 03/1996                         | 02/2009                                       | 03/2012                                          |                         155.74 |                            840.32 |               439.57 |
|   98 | MACHERLA-NALGONDA(NL)(SCR)                                        | RAILWAYS | SCR                    | 07/1998                         | 07/2008                                       | 07/2008                                          |                         125    |                            458.26 |               266.61 |
|   99 | GULBARGA-BIDAR,SCR(NL)                                            | RAILWAYS | SCR                    | 02/1998                         | N.A.                                          | 05/2009                                          |                         242.42 |                            776    |               220.11 |
|  100 | GADWAL - RAICHUR (NL), SCR                                        | RAILWAYS | SCR                    | 04/1998                         | 02/2011                                       | 03/2012                                          |                          92.63 |                            270    |               191.48 |
|  101 | MUNEERABAD-MAHABOOBNAGAR(NL),SCR                                  | RAILWAYS | SCR                    | 04/1997                         | N.A.                                          | 03/2012                                          |                         218.24 |                            537.47 |               146.27 |
|  102 | KOTLPALLI-NARASAPUR (NL) (SCR)                                    | RAILWAYS | SCR                    | 12/2001                         | N.A.                                          | N.A.                                             |                         330    |                            695    |               110.61 |
|  103 | MANOHARABAD-KOTHPALL NEW LINE(SCR)                                | RAILWAYS | SCR                    | 04/2006                         | N.A.                                          | N.A.                                             |                         378.56 |                            791.6  |               109.11 |
|  104 | GONDIA-JABALPUR(GC),(SECR)                                        | RAILWAYS | SECR                   | 02/1997                         | 03/1998                                       | 03/1998                                          |                         386.3  |                           1038    |               168.7  |
|  105 | CHHINDWARA - NAGPUR (GC)(SECR)                                    | RAILWAYS | SECR                   | 04/2005                         | N.A.                                          | 12/2013                                          |                         383.79 |                            585.93 |                52.67 |
|  106 | RUPSA-BANGRIPOSI (GC)(SER)                                        | RAILWAYS | SER                    | 02/1996                         | 03/1998                                       | 08/2005                                          |                          57.94 |                            639.97 |              1004.54 |
|  107 | BANKURA - DAMODAR (GC) (SER)                                      | RAILWAYS | SER                    | 03/1998                         | 03/2005                                       | 03/2016                                          |                         111.9  |                           1173.79 |               948.96 |
|  108 | TAMLUK DIGHA,LINE DOUBLING (SER)                                  | RAILWAYS | SER                    | 03/1984                         | 06/2005                                       | 06/2015                                          |                         293.97 |                            723.71 |               146.18 |
|  109 | RANCHI-LOHARDAGA(GC),SER                                          | RAILWAYS | SER                    | 04/1997                         | 06/2004                                       | 12/2012                                          |                         194.07 |                            456.45 |               135.2  |
|  110 | HOWRAH-AMTA-CHAMPADANGA NL (SER)                                  | RAILWAYS | SER                    | 04/1974                         | 03/2007                                       | 03/2014                                          |                         393.46 |                            499.16 |                26.86 |
|  111 | GOELKERA-MANOHARPUR,(LD)(SER)                                     | RAILWAYS | SER                    | 03/1997                         | 02/2006                                       | 12/2012                                          |                         261.7  |                            283.1  |                 8.18 |
|  112 | TIRUCHIRAPPALI-NAGORE-KARAIKKAL(SR)(GC)                           | RAILWAYS | SR                     | 09/1995                         | N.A.                                          | N.A.                                             |                         100    |                            548.96 |               448.96 |
|  113 | KARUR-SALEM(NL),SR                                                | RAILWAYS | SR                     | 02/1997                         | N.A.                                          | N.A.                                             |                         155.55 |                            712    |               357.73 |
|  114 | QUILON-TIRUNELVELI-TENKASI- VIRUDHUNAGAR(SR)(GC)                  | RAILWAYS | SR                     | 03/1998                         | N.A.                                          | 03/2013                                          |                         280    |                           1029    |               267.5  |
|  115 | DINDIGUL-POLLACHI-PALGHAT-POLLACHI AND COIMBATORE                 | RAILWAYS | SR                     | 09/2006                         | N.A.                                          | N.A.                                             |                         343.17 |                            900    |               162.26 |

|   SN | PROJECT                                                                   | SECTOR                      | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONING (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   COST OVERRUN ^ (%) |
|------|---------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|-----------------------------------------------|--------------------------------------------------|--------------------------------|-----------------------------------|----------------------|
|  116 | CALICUT-MANGALORE (DL) (SR)                                               | RAILWAYS                    | SR                     | 02/1996                         | N.A.                                          | 02/2012                                          |                         240    |                            579.37 |               141.4  |
|  117 | MAYLADUTHURAI-THIRUVARUR-KARAIKUDI- THIRU 'PONDI'-AGASTIYAMPALLI          | RAILWAYS                    | SR                     | 09/2007                         | N.A.                                          | N.A.                                             |                         404.19 |                            900    |               122.67 |
|  118 | ANGAMALI-SABARIMALA (N.L.)(SR)                                            | RAILWAYS                    | SR                     | 10/1998                         | N.A.                                          | N.A.                                             |                         550    |                           1214    |               120.73 |
|  119 | TINDIVANAM-GINGEE-TIRUVANNAMALAI (NL)                                     | RAILWAYS                    | SR                     | 09/2006                         | N.A.                                          | N.A.                                             |                         125    |                            227.4  |                81.92 |
|  120 | TIDIVANAM-NAGARI (NL)                                                     | RAILWAYS                    | SR                     | 09/2006                         | N.A.                                          | N.A.                                             |                         456    |                            582.83 |                27.81 |
|  121 | BANGLORE - SATYAMANGALAM (NL)(SWR)                                        | RAILWAYS                    | SWR                    | 04/1996                         | N.A.                                          | N.A.                                             |                         138    |                            901.62 |               553.35 |
|  122 | KOTTUR-HARIHAR(NL),(SWR)                                                  | RAILWAYS                    | SWR                    | 04/1995                         | N.A.                                          | 03/2011                                          |                          65.94 |                            302.23 |               358.34 |
|  123 | HUBLI-ANKOLA(NL),SWR                                                      | RAILWAYS                    | SWR                    | 04/1997                         | N.A.                                          | N.A.                                             |                         227    |                            997.58 |               339.46 |
|  124 | HASSAN-BANGALORE VIA SHRAVANA- BELGOLA(NL),SWR                            | RAILWAYS                    | SWR                    | 02/1997                         | N.A.                                          | N.A.                                             |                         295    |                            944.55 |               220.19 |
|  125 | KADUR-CHIKMAGALUR-SAKLESHPUR (NL),(SWR)                                   | RAILWAYS                    | SWR                    | 04/1996                         | 03/2012                                       | 03/2012                                          |                         157    |                            262.82 |                67.4  |
|  126 | RAMANAGRAM-MYSORE DOUBLING WITH ELECTRIFICATION OF KENGESII- MUSORE (SWR) | RAILWAYS                    | SWR                    | 04/2007                         | 03/2013                                       | 03/2013                                          |                         482    |                            482.7  |                 0.15 |
|  127 | LALITPUR-SATNA-REWA-SINGRULI NL, (NCR)                                    | RAILWAYS                    | WCR                    | 09/1998                         | 05/2008                                       | 03/2011                                          |                         247.66 |                            925    |               273.5  |
|  128 | RAMGANJMUNDI-BHOPAL (NL),WCR                                              | RAILWAYS                    | WCR                    | 04/2001                         | N.A.                                          | N.A.                                             |                         470.92 |                           1225    |               160.13 |
|  129 | VIRAMGAM-BHILDI(WR),GC                                                    | RAILWAYS                    | WR                     | 04/1990                         | N.A.                                          | N.A.                                             |                         155.66 |                            356.87 |               129.26 |
|  130 | BHAVNAGAR-WORKSHOP FACILITIES FOR 50 BG COACHES POH PER MONTH (WR)        | RAILWAYS                    | WR                     | 04/2006                         | 03/2011                                       | 03/2011                                          |                         117.36 |                            196.95 |                67.82 |
|  131 | BHUJ-NALIYA(GC) WITH EXTENSION FROM NALIYA TO VAYOR (WR)                  | RAILWAYS                    | WR                     | 04/2008                         | 03/2012                                       | 03/2012                                          |                         318.24 |                            468.62 |                47.25 |
|  132 | HARNOUT -SET.UP OF W/S TO UND. POH OF UP TO50 COAC. WS AND PU             | RAILWAYS                    | WS&PU                  | 04/2003                         | N.A.                                          | 03/2012                                          |                          98.74 |                            337.3  |               241.6  |
|  133 | CHHAPRA-SETTING UP OF WHEEL MANUFACTURING PLANT                           | RAILWAYS                    | WS&PU                  | 03/2005                         | N.A.                                          | 03/2012                                          |                         470.09 |                           1417.97 |               201.64 |
|  134 | PANIPAT-JALANDHAR 6 LANE(KM 96 TO 387.1 KM)                               | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 05/2009                         | 11/2011                                       | 06/2012                                          |                        1108    |                           2288    |               106.5  |
|  135 | MAIBANG TO LUMDING (AS-25), KM.83.400 TO KM.111.000                       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 04/2009                                       | 07/2013                                          |                         199.81 |                            385.13 |                92.75 |
|  136 | HALDIA PORT (PORT CONNECTIVITY) (NH-41)                                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2000                         | 03/2005                                       | 04/2012                                          |                         273    |                            522    |                91.21 |
|  137 | HARANGAJO TO MAIBANG, NH-54                                               | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 07/2009                                       | 04/2014                                          |                         196    |                            363.74 |                85.58 |
|  138 | HARANGAJO TO MAIBANG,KM 164.08-190.587 NH- 54                             | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 09/2007                                       | 04/2014                                          |                         212    |                            386.1  |                82.12 |
|  139 | MAIBANG TO LUMDING (AS-24), KM.111.000 TO KM.126.450                      | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 11/2008                                       | 07/2013                                          |                         155.04 |                            280.13 |                80.68 |
|  140 | AGRA-BYPASS(NS-1/UP-1), NH-2,3                                            | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 09/2007                                       | 06/2013                                          |                         348.16 |                            465.5  |                33.7  |

|   SN | PROJECT                                                                                             | SECTOR                      | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONING (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   COST OVERRUN ^ (%) |
|------|-----------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|-----------------------------------------------|--------------------------------------------------|--------------------------------|-----------------------------------|----------------------|
|  141 | GANGA BRIDGE TO RAMDEVI CROSSING PH.II NH-25, KM.75-80.06                                           | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 09/2008                                       | 06/2012                                          |                         155    |                            201.66 |                30.1  |
|  142 | PATHANKOT- BHOGPUR, KM.26-KM.70, NS-38 NH- 1A                                                       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 05/2008                                       | 08/2012                                          |                         284    |                            359    |                26.41 |
|  143 | VIJAYAPUR TO PATHANKOT (NS-35/J AND K) NH- 1A KM.50 TO KM.80                                        | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 03/2008                                       | 05/2012                                          |                         166.27 |                            193.1  |                16.14 |
|  144 | SUNAKHALA-GANJAM (GQ) KM.338-KM.284 (NH-5)                                                          | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2000                         | 04/2004                                       | 07/2012                                          |                         225    |                            241.53 |                 7.35 |
|  145 | CHAMBAL BRIDGE, NH-76 (RJ-5)                                                                        | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 02/2010                                       | 12/2013                                          |                         275    |                            281.31 |                 2.29 |
|  146 | CONSTRUCTION AND DEVELOPMENT OF 2 OFFSHORE CONTAINER BERTHS AND TERMINAL                            | SHIPPING AND PORTS          | MUMBAI PORT TRU        | 11/2007                         | 12/2010                                       | 12/2012                                          |                        1228    |                           1460    |                18.89 |
|  147 | ENNORE MANALI EXPRESS WAY,F/O SPECIAL PURPOSE VEHICLE (SPV)                                         | SHIPPING AND PORTS          | PORT TRUST             | 10/2002                         | 03/2006                                       | 12/2013                                          |                         150    |                            600    |               300    |
|  148 | DEEPENING OF CHANNEL AT PARADIP PORT                                                                | SHIPPING AND PORTS          | PORT TRUST             | 12/2005                         | N.A.                                          | 01/2009                                          |                         154.84 |                            253.36 |                63.63 |
|  149 | CONSTRUCTION OF BERTHING AND ALLIED FACILITIES OFF TEKRA NEAR TUNA,KANDLA PORT TRUST                | SHIPPING AND PORTS          | PORT TRUST             | 04/2005                         | 02/2011                                       | 12/2012                                          |                         882    |                           1060    |                20.18 |
|  150 | CONSTRUCTION OF 13 & 14 CARGO BERTH AT KANDLA                                                       | SHIPPING AND PORTS          | PORT TRUST             | 12/2005                         | 03/2011                                       | 03/2013                                          |                         702    |                            755.5  |                 7.62 |
|  151 | RAIL CONNECTIVITY TO ICTT AT VALLARPADAM AT COCHIN PORT TRUST                                       | SHIPPING AND PORTS          | RVNL                   | 03/2007                         | 04/2009                                       | 02/2011                                          |                         245.67 |                            373.22 |                51.92 |
|  152 | ACQUISITION OF TWO NOS. OF 120 B.P BY 079& 080                                                      | SHIPPING AND PORTS          | SHIPP.                 | 04/2009                         | 06/2011                                       | 06/2012                                          |                         290.85 |                            305    |                 4.87 |
|  153 | ACQUISITION OF TWO(2) NOS. OF 317000 DWT VERY LARGE CRUDE CARRIERS FROM M/S JIANGSU RONGSHENG HEAVY | SHIPPING AND PORTS          | SHIPP.                 | 10/2010                         | 02/2014                                       | 02/2014                                          |                         966.46 |                            994.82 |                 2.93 |
|  154 | ACQUISITION OF 4 NOS OF 82000 DWT KAMSAVMAX BULK CARRIERS FROM M/S JIANGSU EASTERN HEAVY INDUSTRIES | SHIPPING AND PORTS          | SHIPP.                 | 08/2010                         | 12/2012                                       | 12/2012                                          |                         612.72 |                            627.64 |                 2.44 |
|  155 | ACQUISITION OF 6 NOS. OF 57000 DWT HANDYMAX BULK CARRIERS                                           | SHIPPING AND PORTS          | SHIPP.                 | 11/2007                         | 03/2012                                       | 04/2012                                          |                        1061.96 |                           1082.06 |                 1.89 |
|  156 | COKE OVEN BATTERY NO. 4 PHASE-II                                                                    | STEEL                       | RINL                   | 06/2006                         | 09/2008                                       | 10/2012                                          |                         108    |                            216.68 |               100.63 |
|  157 | 67.5MW TG-5 AUX. S'TEM EMERGENCY POWER REQUIREMENT EXP. UNIT                                        | STEEL                       | RINL                   | 07/2007                         | 01/2010                                       | 06/2012                                          |                         202    |                            343.58 |                70.09 |
|  158 | EXPANSION OF LIQUID STEEL CAPACITY FROM 3MT TO 6.3MT (RINL)                                         | STEEL                       | RINL                   | 10/2005                         | 10/2009                                       | 10/2012                                          |                        8692    |                          12291    |                41.41 |
|  159 | 330 TPH BOILER-6 AND AUXILIARY SYSTEM                                                               | STEEL                       | RINL                   | 08/2006                         | 12/2009                                       | 05/2012                                          |                         260    |                            350    |                34.62 |
|  160 | EXPANSION OF IISCO STEEL PLANT                                                                      | STEEL                       | SAIL                   | 06/2008                         | 12/2011                                       | 12/2012                                          |                       14443    |                          16408    |                13.61 |
|  161 | PROJ.III OF NIB-II OF MESSAGING STORAGE                                                             | TELECOMMUNICATI ONS         | BSNL                   | 11/2003                         | 12/2005                                       | 04/2012                                          |                         250    |                            425.51 |                70.2  |

|   SN | PROJECT                                                                          | SECTOR              | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONING (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   COST OVERRUN ^ (%) |
|------|----------------------------------------------------------------------------------|---------------------|------------------------|---------------------------------|-----------------------------------------------|--------------------------------------------------|--------------------------------|-----------------------------------|----------------------|
|  162 | GSM EQUIPMENT OF 283000 LINES (2G) AND 75000 LINES (3G) IN UTTRANCHAL            | TELECOMMUNICATI ONS | BSNL                   | 01/2009                         | 06/2009                                       | 06/2012                                          |                         149.15 |                            158.72 |                 6.42 |
|  163 | GSM EQUIPMENT OF 1625000LINES (2G) 325000 LINES 3(G) MP PHASE V.1 TELECOM CIRCLE | TELECOMMUNICATI ONS | BSNL                   | 11/2009                         | 11/2010                                       | 03/2012                                          |                         916.7  |                            930.6  |                 1.52 |
|  164 | C/O OFFICE BUILDING FOR IDBI AT BANDRA KURLA COMPLEX,MUMBAI                      | URBAN DEVELOPMENT   | CPWD                   | 11/2006                         | 04/2009                                       | N.A.                                             |                         114.18 |                            173.08 |                51.59 |
|  165 | BANGALORE METRO RAIL PROJECT                                                     | URBAN DEVELOPMENT   | MRTP                   | 05/2006                         | 06/2011                                       | 12/2013                                          |                        6395    |                          11609    |                81.53 |
|  166 | PAGLADIYA DAM PROJECT                                                            | WATER RESOURCES     | MOWR                   | 01/2001                         | 12/2007                                       | 12/2012                                          |                         542.9  |                           1187    |               118.64 |

^ Cost Overrun = [(Anticipated - Original Cost)/Original Cost] x 100

## Annexure - II C

## STATEMENT REFERRED TO IN REPLY TO PART (c) OF LOK SABHA STARRED QUESTION NO 52  DUE FOR ANSWER ON  27.04.2016

## DETAILS OF CENTRAL SECTOR PROJECTS SHOWING TIME AND COST OVERRUNS (as on 01.04.2012)

|   SN | PROJECT                                           | SECTOR          | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) |   TIME OVERRUN $ (MONTHS) |
|------|---------------------------------------------------|-----------------|------------------------|---------------------------------|-----------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|---------------------------|
|    1 | KUDANKULAM APP (NPCIL)                            | ATOMIC ENERGY   | NPCIL                  | 12/2001                         | 12/2008                                       | 03/2013                                           |                       13171    |                          15824    |                                16007    |               20.14 |                        51 |
|    2 | C/O INTEGRATED PASSENGER TER. BULD. NSCBI AIRPORT | CIVIL AVIATION  | AAI                    | 08/2008                         | 05/2011                                       | 10/2012                                           |                        1942.51 |                           2325    |                                 2462.84 |               19.69 |                        17 |
|    3 | TPS-II EXPANSION (1470MW TO 1970MW) (NLC)         | COAL            | NLC                    | 10/2004                         | 06/2009                                       | 03/2013                                           |                        2030.78 |                           3027    |                                 2700.84 |               49.06 |                        45 |
|    4 | TUTICORIN THERMAL POWER PROJECT- 2X500MW          | COAL            | NLC                    | 05/2008                         | 03/2012                                       | 03/2014                                           |                        4904.54 |                           4909.54 |                                 4204.07 |                0.1  |                        24 |
|    5 | ADRIYALA SHAFT PROJECT                            | COAL            | SCCL                   | 12/2009                         | 03/2013                                       | 10/2014                                           |                         212.34 |                            779.26 |                                  264.2  |              266.99 |                        19 |
|    6 | ASSAM GAS CRACKER PROJECT                         | PETROCHE MICALS | BCPL                   | 04/2006                         | 04/2012                                       | 12/2013                                           |                        5460.61 |                           8920    |                                 4510.51 |               63.35 |                        20 |
|    7 | PHUPLUR-HALDIA PIPELINE PROJECT PHASE-I           | PETROLEU M      | GAIL                   | 07/2009                         | 01/2013                                       | 07/2015                                           |                        3957    |                           7596.18 |                                    2.2  |               91.97 |                        30 |
|    8 | PARADIP REFINERY PROJECT                          | PETROLEU M      | IOCL                   | 02/2009                         | 11/2012                                       | 06/2013                                           |                       29777    |                          30426    |                                14627    |                2.18 |                         7 |
|    9 | DEVELOPMENT OF G1 AND GS-15 (ONGCL)               | PETROLEU M      | ONGC                   | 04/2003                         | 04/2006                                       | 06/2012                                           |                         429.82 |                           2218.01 |                                 2184    |              416.03 |                        74 |
|   10 | IOR GELEKI (ONGCL)                                | PETROLEU M      | ONGC                   | 09/2001                         | 03/2007                                       | 03/2017                                           |                         390.09 |                           1674.11 |                                 1556.44 |              329.16 |                       120 |
|   11 | IOR, RUDRASAGAR (ONGCL)                           | PETROLEU M      | ONGC                   | 09/2001                         | 03/2006                                       | 03/2013                                           |                         113.9  |                            438.85 |                                  296.85 |              285.29 |                        84 |
|   12 | CONSTRUCTION OF NEW PROCESS COMPLEX MHN           | PETROLEU M      | ONGC                   | 01/2007                         | 05/2010                                       | 07/2012                                           |                        2853.29 |                           6326.4  |                                 4861.93 |              121.72 |                        26 |
|   13 | REVAMPING OF WIN PLATFORM AT MH ASSET             | PETROLEU M      | ONGC                   | 05/2008                         | 05/2010                                       | 05/2012                                           |                         333.4  |                            656.51 |                                  463.51 |               96.91 |                        24 |
|   14 | IOR LAKWA - LAKHMANI (ONGCL)                      | PETROLEU M      | ONGC                   | 09/2001                         | 03/2007                                       | 03/2014                                           |                         345.1  |                            663.69 |                                  637.21 |               92.32 |                        84 |
|   15 | DEVELOPMENT OF B-193 CLUSTER FIELDS               | PETROLEU M      | ONGC                   | 06/2007                         | 08/2010                                       | 12/2013                                           |                        3248.78 |                           5633.44 |                                 4464.1  |               73.4  |                        40 |
|   16 | MUMBAI HIGH SOUTH REDEVELOPMENT PH-2              | PETROLEU M      | ONGC                   | 10/2007                         | 05/2010                                       | 03/2013                                           |                        5713.03 |                           8813.41 |                                 7204.61 |               54.27 |                        34 |
|   17 | NORTH TAPTI GAS FIELD DEVELOPMENT                 | PETROLEU M      | ONGC                   | 07/2008                         | 03/2011                                       | 10/2012                                           |                         589.7  |                            755.76 |                                  729.51 |               28.16 |                        19 |
|   18 | DEVELOPMENT OF B-22 CLUSTER FIELDS                | PETROLEU M      | ONGC                   | 01/2007                         | 09/2010                                       | 04/2013                                           |                        2323.4  |                           2920.82 |                                 1881.73 |               25.71 |                        31 |
|   19 | TUIRIAL HE PROJECT(NEEPCO)                        | POWER           | NEEPCO                 | 07/1998                         | 07/2006                                       | 01/2014                                           |                         368.72 |                            913.63 |                                  303.47 |              147.78 |                        90 |

|   SN | PROJECT                                                                | SECTOR   | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) |   TIME OVERRUN $ (MONTHS) |
|------|------------------------------------------------------------------------|----------|------------------------|---------------------------------|-----------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|---------------------------|
|   20 | TUIRIAL HYDRO ELECTRIC PROJECT (60MW)                                  | POWER    | NEEPCO                 | 07/1998                         | 07/2006                                       | 01/2014                                           |                         368.72 |                            913.63 |                                  412.59 |              147.78 |                        90 |
|   21 | TEESTA LOW DAM STAGE III HYDROELECTRIC POWER PROJECT (NHPC)            | POWER    | NHPC                   | 10/2003                         | 03/2007                                       | 09/2012                                           |                         768.92 |                           1628.39 |                                 1486.94 |              111.78 |                        66 |
|   22 | SUBANSIRI LOWER H.E.P (8X250 MW) (NHPC)                                | POWER    | NHPC                   | 09/2003                         | 09/2010                                       | 12/2015                                           |                        6285.33 |                          10667    |                                 5653.55 |               69.71 |                        63 |
|   23 | NIMOO BAZGO HYDROELECTRIC PROJECT                                      | POWER    | NHPC                   | 08/2006                         | 08/2010                                       | 01/2013                                           |                         611.01 |                            936    |                                  730.06 |               53.19 |                        29 |
|   24 | CHAMERA,STAGE-III (NHPC)                                               | POWER    | NHPC                   | 08/2005                         | 08/2010                                       | 04/2012                                           |                        1405.63 |                           2084    |                                 1794.22 |               48.26 |                        20 |
|   25 | TEESTA LOW DAM HEP, STAGE-IV (4X40 MW) (NHPC)                          | POWER    | NHPC                   | 09/2005                         | 09/2009                                       | 06/2013                                           |                        1061.38 |                           1501.75 |                                 1116.04 |               41.49 |                        45 |
|   26 | PARBATI HEP (4X200 MW) (NHPC) II                                       | POWER    | NHPC                   | 09/2002                         | 09/2009                                       | 07/2014                                           |                        3919.59 |                           5524    |                                 3420.65 |               40.93 |                        58 |
|   27 | PARBATI H.E.P. STAGE -III (NHPC)                                       | POWER    | NHPC                   | 10/2005                         | 10/2010                                       | 01/2013                                           |                        2304.56 |                           2716    |                                 1788.15 |               17.85 |                        27 |
|   28 | URI H.E.P STAGE -II (NHPC)                                             | POWER    | NHPC                   | 08/2005                         | 11/2009                                       | 02/2013                                           |                        1729.29 |                           1794    |                                 1719.99 |                3.74 |                        39 |
|   29 | MOUDA STPP                                                             | POWER    | NTPC                   | 11/2008                         | 08/2012                                       | 03/2013                                           |                        5459.28 |                           6010.89 |                                 5315    |               10.1  |                         7 |
|   30 | TR. SYSTEM ASSOCIATED WITH CHAMERA III HEP                             | POWER    | PGCIL                  | 04/2008                         | 07/2011                                       | 12/2012                                           |                         297.37 |                            297.91 |                                  310.93 |                0.18 |                        17 |
|   31 | KOTESHWAR HEP(THDC)                                                    | POWER    | THDCIL                 | 04/2000                         | 04/2005                                       | 03/2012                                           |                        1301.56 |                           2283.68 |                                 2618.18 |               75.46 |                        83 |
|   32 | VISHNUGAD PIPALKOTI HYDRO ELECTRIC PROJECT                             | POWER    | THDCIL                 | 08/2008                         | 06/2013                                       | 05/2016                                           |                        2491.58 |                           3422.44 |                                  346.69 |               37.36 |                        35 |
|   33 | LANJHIGARH-JUNAGARH NL(ECOR)                                           | RAILWAYS | ECOR                   | 04/1993                         | 03/2002                                       | 03/2012                                           |                         100    |                            227.94 |                                  221.13 |              127.94 |                       120 |
|   34 | PATNA GANGA BRIDGE (NL), ECR                                           | RAILWAYS | ECR                    | 04/2001                         | 10/2007                                       | 12/2012                                           |                         624.47 |                           1389.98 |                                 1751.47 |              122.59 |                        62 |
|   35 | RAIL-CUM-ROAD BRIDGE AT MUNGER (NL), ECR                               | RAILWAYS | ECR                    | 04/2002                         | 03/2009                                       | 12/2012                                           |                         921    |                            981    |                                 1027.65 |                6.51 |                        45 |
|   36 | KOSI BRIDGE (NL), ECR                                                  | RAILWAYS | ECR                    | 04/2002                         | 03/2012                                       | 12/2012                                           |                         322.95 |                            341.41 |                                  287.24 |                5.72 |                         9 |
|   37 | FREIGHT OPERATIONS INFORMATION SYSTEM (FOIS)                           | RAILWAYS | FOIS                   | 03/1984                         | 03/1995                                       | 03/2012                                           |                         520    |                            634.13 |                                  548.61 |               21.95 |                       204 |
|   38 | JIRIBAM TO IMPHAL (TUPUI)(NL)(NEFR)                                    | RAILWAYS | NFR                    | 04/2003                         | 03/2011                                       | 03/2016                                           |                         727.56 |                           3056.85 |                                 1370.28 |              320.15 |                        60 |
|   39 | LUMDING-SILCHAR JIRIBAM, BADARPUR-BARAIGRAM KUMARGHAT NATIONAL PROJECT | RAILWAYS | NFR                    | 04/1996                         | 03/2009                                       | 12/2013                                           |                        1676.31 |                           4027.93 |                                 3444.56 |              140.29 |                        57 |
|   40 | NEW MAYNAGURI TO JOGIGHOPA VIA CHANGRABANDHA (NL),NEFR                 | RAILWAYS | NFR                    | 04/2000                         | 12/2008                                       | 03/2014                                           |                         733    |                           1655.8  |                                 1372.73 |              125.89 |                        63 |
|   41 | BPUTRA BRIDGE AT BOGIBIL AND LINK LINES NEFR                           | RAILWAYS | NFR                    | 09/1997                         | 04/2008                                       | 12/2015                                           |                        1500    |                           3230.01 |                                 2724.46 |              115.33 |                        92 |
|   42 | KATIHAR - JOGBANI (GC)(NEFR)                                           | RAILWAYS | NFR                    | 09/2001                         | 12/2010                                       | 03/2015                                           |                         492.98 |                           1041.79 |                                  741.88 |              111.33 |                        51 |
|   43 | UDHAMPUR-SRINAGAR-BARAMULLA (NL),NR                                    | RAILWAYS | NR                     | 03/1995                         | 11/2002                                       | 12/2017                                           |                        2500    |                          20000    |                                 8877.37 |              700    |                       181 |

|   SN | PROJECT                                             | SECTOR                       | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) |   TIME OVERRUN $ (MONTHS) |
|------|-----------------------------------------------------|------------------------------|------------------------|---------------------------------|-----------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|---------------------------|
|   44 | UTRATIA-ZAFRABAD, NR (LINE DOUBLING)                | RAILWAYS                     | NR                     | 04/2006                         | 03/2010                                       | 06/2014                                           |                         325    |                            819.4  |                                  198.24 |              152.12 |                        51 |
|   45 | JIND-SONEPAT (NL),NR                                | RAILWAYS                     | NR                     | 01/2004                         | 03/2012                                       | 12/2012                                           |                         238.56 |                            500    |                                  441.77 |              109.59 |                         9 |
|   46 | ELECTRIFICATION OF MORADABAD- ROZA                  | RAILWAYS                     | RE                     | 12/2004                         | 03/2011                                       | 03/2012                                           |                         129.17 |                            250    |                                  227.48 |               93.54 |                        12 |
|   47 | PANSPURA-KHARAGPUR 3D LINE                          | RAILWAYS                     | RVNL                   | 09/2007                         | 02/2010                                       | 12/2015                                           |                         252.5  |                            529.23 |                                  249.36 |              109.6  |                        70 |
|   48 | KHURDA ROAD - BARANG 3RD LINE (DL) (ECOR)           | RAILWAYS                     | RVNL                   | 04/2000                         | 03/2009                                       | 04/2013                                           |                         133.41 |                            225    |                                    0    |               68.65 |                        49 |
|   49 | RAJATGARH-BARANG(LD),ECOR                           | RAILWAYS                     | RVNL                   | 04/1999                         | 02/2009                                       | 04/2013                                           |                         166.16 |                            243.4  |                                  271.99 |               46.49 |                        50 |
|   50 | NANDYAL-YERRAGUNTLA(NL),SCR                         | RAILWAYS                     | SCR                    | 03/1996                         | 02/2009                                       | 03/2012                                           |                         155.74 |                            840.32 |                                  650.87 |              439.57 |                        37 |
|   51 | GADWAL - RAICHUR (NL), SCR                          | RAILWAYS                     | SCR                    | 04/1998                         | 02/2011                                       | 03/2012                                           |                          92.63 |                            270    |                                  278.46 |              191.48 |                        13 |
|   52 | BANKURA - DAMODAR (GC) (SER)                        | RAILWAYS                     | SER                    | 03/1998                         | 03/2005                                       | 03/2016                                           |                         111.9  |                           1173.79 |                                  472.32 |              948.96 |                       132 |
|   53 | TAMLUK DIGHA,LINE DOUBLING (SER)                    | RAILWAYS                     | SER                    | 03/1984                         | 06/2005                                       | 06/2015                                           |                         293.97 |                            723.71 |                                  439.86 |              146.18 |                       120 |
|   54 | RANCHI-LOHARDAGA(GC),SER                            | RAILWAYS                     | SER                    | 04/1997                         | 06/2004                                       | 12/2012                                           |                         194.07 |                            456.45 |                                  326.81 |              135.2  |                       102 |
|   55 | HOWRAH-AMTA-CHAMPADANGA NL (SER)                    | RAILWAYS                     | SER                    | 04/1974                         | 03/2007                                       | 03/2014                                           |                         393.46 |                            499.16 |                                  175.57 |               26.86 |                        84 |
|   56 | GOELKERA-MANOHARPUR,(LD)(SER)                       | RAILWAYS                     | SER                    | 03/1997                         | 02/2006                                       | 12/2012                                           |                         261.7  |                            283.1  |                                  116.77 |                8.18 |                        82 |
|   57 | PANIPAT-JALANDHAR 6 LANE(KM 96 TO 387.1 KM)         | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 05/2009                         | 11/2011                                       | 06/2012                                           |                        1108    |                           2288    |                                 3337    |              106.5  |                         7 |
|   58 | MAIBANG TO LUMDING (AS-25), KM.83.400 TO KM.111.000 | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 12/2003                         | 04/2009                                       | 07/2013                                           |                         199.81 |                            385.13 |                                   83.98 |               92.75 |                        51 |
|   59 | HALDIA PORT (PORT CONNECTIVITY) (NH-41)             | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 04/2000                         | 03/2005                                       | 04/2012                                           |                         273    |                            522    |                                  475.6  |               91.21 |                        85 |
|   60 | HARANGAJO TO MAIBANG, NH-54                         | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 12/2003                         | 07/2009                                       | 04/2014                                           |                         196    |                            363.74 |                                  132.67 |               85.58 |                        57 |
|   61 | HARANGAJO TO MAIBANG,KM 164.08- 190.587 NH-54       | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 12/2003                         | 09/2007                                       | 04/2014                                           |                         212    |                            386.1  |                                   59.89 |               82.12 |                        79 |

|   SN | PROJECT                                                                              | SECTOR                       | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) |   TIME OVERRUN $ (MONTHS) |
|------|--------------------------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|-----------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|---------------------------|
|   62 | MAIBANG TO LUMDING (AS-24), KM.111.000 TO KM.126.450                                 | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 12/2003                         | 11/2008                                       | 07/2013                                           |                         155.04 |                            280.13 |                                  114.81 |               80.68 |                        56 |
|   63 | AGRA-BYPASS(NS-1/UP-1), NH-2,3                                                       | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 12/2003                         | 09/2007                                       | 06/2013                                           |                         348.16 |                            465.5  |                                  218.43 |               33.7  |                        69 |
|   64 | GANGA BRIDGE TO RAMDEVI CROSSING PH.II NH-25, KM.75-80.06                            | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 12/2003                         | 09/2008                                       | 06/2012                                           |                         155    |                            201.66 |                                  142.58 |               30.1  |                        45 |
|   65 | PATHANKOT- BHOGPUR, KM.26-KM.70, NS-38 NH-1A                                         | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 12/2003                         | 05/2008                                       | 08/2012                                           |                         284    |                            359    |                                  284.54 |               26.41 |                        51 |
|   66 | VIJAYAPUR TO PATHANKOT (NS-35/J AND K) NH-1A KM.50 TO KM.80                          | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 12/2003                         | 03/2008                                       | 05/2012                                           |                         166.27 |                            193.1  |                                  193.46 |               16.14 |                        50 |
|   67 | SUNAKHALA-GANJAM (GQ) KM.338- KM.284 (NH-5)                                          | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 04/2000                         | 04/2004                                       | 07/2012                                           |                         225    |                            241.53 |                                  109.99 |                7.35 |                        99 |
|   68 | CHAMBAL BRIDGE, NH-76 (RJ-5)                                                         | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 12/2003                         | 02/2010                                       | 12/2013                                           |                         275    |                            281.31 |                                  179.23 |                2.29 |                        46 |
|   69 | CONSTRUCTION AND DEVELOPMENT OF 2 OFFSHORE CONTAINER BERTHS AND TERMINAL             | SHIPPING AND PORTS           | MUMBAI PORT TRU        | 11/2007                         | 12/2010                                       | 12/2012                                           |                        1228    |                           1460    |                                  724    |               18.89 |                        24 |
|   70 | ENNORE MANALI EXPRESS WAY,F/O SPECIAL PURPOSE VEHICLE (SPV)                          | SHIPPING AND PORTS           | PORT TRUST             | 10/2002                         | 03/2006                                       | 12/2013                                           |                         150    |                            600    |                                   67    |              300    |                        93 |
|   71 | CONSTRUCTION OF BERTHING AND ALLIED FACILITIES OFF TEKRA NEAR TUNA,KANDLA PORT TRUST | SHIPPING AND PORTS           | PORT TRUST             | 04/2005                         | 02/2011                                       | 12/2012                                           |                         882    |                           1060    |                                    0.93 |               20.18 |                        22 |
|   72 | CONSTRUCTION OF 13 & 14 CARGO BERTH AT KANDLA                                        | SHIPPING AND PORTS           | PORT TRUST             | 12/2005                         | 03/2011                                       | 03/2013                                           |                         702    |                            755.5  |                                  219    |                7.62 |                        24 |
|   73 | ACQUISITION OF TWO NOS. OF 120 B.P BY 079& 080                                       | SHIPPING AND PORTS           | SHIPP.                 | 04/2009                         | 06/2011                                       | 06/2012                                           |                         290.85 |                            305    |                                   86.46 |                4.87 |                        12 |
|   74 | ACQUISITION OF 6 NOS. OF 57000 DWT HANDYMAX BULK CARRIERS                            | SHIPPING AND PORTS           | SHIPP.                 | 11/2007                         | 03/2012                                       | 04/2012                                           |                        1061.96 |                           1082.06 |                                 1143.89 |                1.89 |                         1 |

|   SN | PROJECT                                                                          | SECTOR               | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) |   TIME OVERRUN $ (MONTHS) |
|------|----------------------------------------------------------------------------------|----------------------|------------------------|---------------------------------|-----------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|---------------------------|
|   75 | COKE OVEN BATTERY NO. 4 PHASE-II                                                 | STEEL                | RINL                   | 06/2006                         | 09/2008                                       | 10/2012                                           |                         108    |                            216.68 |                                   77.01 |              100.63 |                        49 |
|   76 | 67.5MW TG-5 AUX. S'TEM EMERGENCY POWER REQUIREMENT EXP. UNIT                     | STEEL                | RINL                   | 07/2007                         | 01/2010                                       | 06/2012                                           |                         202    |                            343.58 |                                  246.84 |               70.09 |                        29 |
|   77 | EXPANSION OF LIQUID STEEL CAPACITY FROM 3MT TO 6.3MT (RINL)                      | STEEL                | RINL                   | 10/2005                         | 10/2009                                       | 10/2012                                           |                        8692    |                          12291    |                                 9481.85 |               41.41 |                        36 |
|   78 | 330 TPH BOILER-6 AND AUXILIARY SYSTEM                                            | STEEL                | RINL                   | 08/2006                         | 12/2009                                       | 05/2012                                           |                         260    |                            350    |                                  241.5  |               34.62 |                        29 |
|   79 | EXPANSION OF IISCO STEEL PLANT                                                   | STEEL                | SAIL                   | 06/2008                         | 12/2011                                       | 12/2012                                           |                       14443    |                          16408    |                                14571.3  |               13.61 |                        12 |
|   80 | PROJ.III OF NIB-II OF MESSAGING STORAGE                                          | TELECOMM UNICATION S | BSNL                   | 11/2003                         | 12/2005                                       | 04/2012                                           |                         250    |                            425.51 |                                   80.47 |               70.2  |                        76 |
|   81 | GSM EQUIPMENT OF 283000 LINES (2G) AND 75000 LINES (3G) IN UTTRANCHAL            | TELECOMM UNICATION S | BSNL                   | 01/2009                         | 06/2009                                       | 06/2012                                           |                         149.15 |                            158.72 |                                   76.55 |                6.42 |                        36 |
|   82 | GSM EQUIPMENT OF 1625000LINES (2G) 325000 LINES 3(G) MP PHASE V.1 TELECOM CIRCLE | TELECOMM UNICATION S | BSNL                   | 11/2009                         | 11/2010                                       | 03/2012                                           |                         916.7  |                            930.6  |                                  757.02 |                1.52 |                        16 |
|   83 | BANGALORE METRO RAIL PROJECT                                                     | URBAN DEVELOPM ENT   | MRTP                   | 05/2006                         | 06/2011                                       | 12/2013                                           |                        6395    |                          11609    |                                 2482.18 |               81.53 |                        30 |
|   84 | PAGLADIYA DAM PROJECT                                                            | WATER RESOURCE S     | MOWR                   | 01/2001                         | 12/2007                                       | 12/2012                                           |                         542.9  |                           1187    |                                   35.49 |              118.64 |                        60 |

## Annexure - III A

## STATEMENT REFERRED TO IN REPLY TO PART (c) OF LOK SABHA STARRED QUESTION NO 52  DUE FOR ANSWER ON  27.04.2016

## DETAILS OF CENTRAL SECTOR PROJECTS SHOWING TIME OVERRUNS (as on 01.03.2016)

|   SN | PROJECT                                                 | SECTOR         | IMPLEMENTIN G AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIO NING (month/year)   | ANTICIPATE D DATE OF COMMISSIO NING (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATE D (Rs. In crore) |   TIME OVERRUN $ (MONTHS) |
|------|---------------------------------------------------------|----------------|------------------------|---------------------------------|------------------------------------------------|----------------------------------------------------|--------------------------------|------------------------------------|---------------------------|
|    1 | PROTOTYPE FAST BREEDER REACTOR (BHAVINI, 500 MWE)       | ATOMIC ENERGY  | BHAVNI                 | 09/2003                         | 09/2010                                        | 09/2016                                            |                        3492    |                            5677    |                        72 |
|    2 | KUDANKULAM APP (NPCIL)                                  | ATOMIC ENERGY  | NPCIL                  | 12/2001                         | 12/2008                                        | 05/2016                                            |                       13171    |                           22462    |                        89 |
|    3 | KAKRAPAR ATOMIC POWER PROJECT - 3 AND 4                 | ATOMIC ENERGY  | NPCIL                  | 10/2009                         | 12/2015                                        | 11/2018                                            |                       11459    |                           11459    |                        35 |
|    4 | RAJASTHAN ATOMIC POWER PROJECT -7 AND 8 (2X700 MW)      | ATOMIC ENERGY  | NPCIL                  | 10/2009                         | 12/2016                                        | 12/2019                                            |                       12320    |                           12320    |                        36 |
|    5 | CONSTRUCTION OF NEW AIRPORT AT PAKYONG(SIKKIM) AIRPORT  | CIVIL AVIATION | AAI                    | 01/2009                         | 01/2011                                        | 09/2017                                            |                         309.46 |                             309.46 |                        80 |
|    6 | MURAIDIH UG TURN-KEY PROJECT                            | COAL           | BCCL                   | 02/2011                         | 04/2014                                        | 03/2016                                            |                         339.88 |                             339.88 |                        23 |
|    7 | MADHUBAND NLW WASHERY                                   | COAL           | BCCL                   | 08/2010                         | 05/2014                                        | 10/2016                                            |                         289.45 |                             289.45 |                        29 |
|    8 | PATHERDIH NLW WASHERY                                   | COAL           | BCCL                   | 10/2012                         | 04/2014                                        | 11/2016                                            |                         269.82 |                             269.82 |                        31 |
|    9 | MOONIDIH XV SEAM UG                                     | COAL           | BCCL                   | 08/2011                         | 04/2015                                        | 04/2019                                            |                        1230.27 |                            1230.27 |                        48 |
|   10 | TAPIN OCP (2.5 MTY)                                     | COAL           | CCL                    | 08/2008                         | 03/2012                                        | 03/2016                                            |                         264.68 |                             264.68 |                        48 |
|   11 | CHURI BENTI UG (0.81 MTY)                               | COAL           | CCL                    | 08/2007                         | 03/2011                                        | 03/2016                                            |                         163.51 |                             163.51 |                        60 |
|   12 | KARMA OCP (1.0MTY)                                      | COAL           | CCL                    | 06/2009                         | 03/2014                                        | 03/2017                                            |                         162.46 |                             162.46 |                        36 |
|   13 | PURNADIH OCP (3.0 MTY)                                  | COAL           | CCL                    | 07/2008                         | 03/2013                                        | 03/2017                                            |                         210.98 |                             210.98 |                        48 |
|   14 | NORTH URIMARI OCP (3.0 MTY)                             | COAL           | CCL                    | 12/2007                         | 03/2012                                        | 03/2017                                            |                         179.87 |                             179.87 |                        60 |
|   15 | ASHOK EXPN OCP CCL (10 MTY)                             | COAL           | CCL                    | 12/2007                         | 03/2011                                        | 03/2017                                            |                         341.63 |                             341.63 |                        72 |
|   16 | MAGADH OC 20 MTY (CCL)                                  | COAL           | CCL                    | 08/2008                         | 07/2012                                        | 03/2021                                            |                         706.4  |                             706.4  |                       104 |
|   17 | RAJMAHAL OC EXP.                                        | COAL           | ECL                    | 09/2009                         | 03/2014                                        | 09/2016                                            |                         153.82 |                             153.82 |                        30 |
|   18 | JHANJRA R-VI SEAM PSLW                                  | COAL           | ECL                    | 11/2006                         | 03/2011                                        | 03/2017                                            |                         287.18 |                             287.18 |                        72 |
|   19 | SONEPUR BAZARI (COMB) OCP (8.0 MTY)                     | COAL           | ECL                    | 08/2012                         | 03/2018                                        | 07/2018                                            |                        1055.05 |                            1055.05 |                         4 |
|   20 | KANIHA OCP, MCL, (10.0 MTY)                             | COAL           | MCL                    | 12/2007                         | 03/2013                                        | 03/2017                                            |                         457.77 |                             457.77 |                        48 |
|   21 | HINGULA OC-II EXP. PH-III (15 MTY)                      | COAL           | MCL                    | 11/2008                         | 03/2013                                        | 03/2017                                            |                         479.53 |                             479.53 |                        48 |
|   22 | ANANTA OC EXPANSION PH-III (15.0 MTY)                   | COAL           | MCL                    | 08/2008                         | 03/2012                                        | 03/2017                                            |                         207.28 |                             207.28 |                        60 |
|   23 | KULDA OCP (MAHANADI COALFIELDS LTD)                     | COAL           | MCL                    | 01/2005                         | 03/2010                                        | 03/2017                                            |                         302.96 |                             302.96 |                        84 |
|   24 | BALRAM OCP EXTENSION,MCL 8.00 MTY                       | COAL           | MCL                    | 12/2007                         | 03/2010                                        | 03/2017                                            |                         172.08 |                             172.08 |                        84 |
|   25 | TALABIRA OCP                                            | COAL           | MCL                    | 03/2008                         | 03/2016                                        | 03/2020                                            |                         447.72 |                             447.72 |                        48 |
|   26 | GOPAL PRASAD OCP (15MTY)                                | COAL           | MCL                    | 02/2008                         | 03/2015                                        | 03/2021                                            |                         395.87 |                             395.87 |                        72 |
|   27 | KRISHNASHILA (NCL) (4MTY)                               | COAL           | NCL                    | 06/2011                         | 03/2013                                        | 03/2016                                            |                         789.88 |                             741.62 |                        36 |
|   28 | NIGAHI OC EXPANSION PROJECT 10 MTY TO 15 MTY, SINGRAULI | COAL           | NCL                    | 10/2007                         | 03/2012                                        | 03/2017                                            |                         259.4  |                             486.57 |                        60 |

|   SN | PROJECT                                                                 | SECTOR                    | IMPLEMENTIN G AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIO NING (month/year)   | ANTICIPATE D DATE OF COMMISSIO NING (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATE D (Rs. In crore) |   TIME OVERRUN $ (MONTHS) |
|------|-------------------------------------------------------------------------|---------------------------|------------------------|---------------------------------|------------------------------------------------|----------------------------------------------------|--------------------------------|------------------------------------|---------------------------|
|   29 | WIND POWER PROJECT,KAZHUNEERKULAM,TAMILNADU                             | COAL                      | NLC                    | 04/2012                         | 10/2014                                        | 03/2016                                            |                         364.75 |                             364.75 |                        17 |
|   30 | NEYVELI NEW THERMAL POWER PROJECT(2X500 MW)                             | COAL                      | NLC                    | 06/2011                         | 12/2015                                        | 04/2018                                            |                        5907.11 |                            5907.11 |                        28 |
|   31 | EXPANSION OF MINE-I (LEASE AREA) AND MINE-I A (3.0 TO 7.0 MTPA)         | COAL                      | NLC                    | 04/2013                         | 06/2015                                        | 08/2019                                            |                        1458.17 |                            1458.17 |                        50 |
|   32 | RKP OCP PHASE-I                                                         | COAL                      | SCCL                   | 03/2010                         | 03/2015                                        | 03/2016                                            |                         209.78 |                             209.78 |                        12 |
|   33 | ADRIYALA SHAFT PROJECT                                                  | COAL                      | SCCL                   | 12/2009                         | 03/2013                                        | 03/2016                                            |                         212.34 |                            1228.39 |                        36 |
|   34 | MANUGURU OC-II EXTENSION PHASE-II                                       | COAL                      | SCCL                   | 03/2010                         | 03/2012                                        | 03/2016                                            |                         181.19 |                             181.19 |                        48 |
|   35 | KALYANIKHANI OPENCAST PROJECT                                           | COAL                      | SCCL                   | 07/2012                         | 07/2016                                        | 03/2017                                            |                         417.33 |                             417.33 |                         8 |
|   36 | RG OC -III EXTENSION (PHASE -II) PROJECT                                | COAL                      | SCCL                   | 06/2012                         | 06/2015                                        | 03/2017                                            |                         365.01 |                             365.01 |                        21 |
|   37 | KAKATIYA LONGWALL                                                       | COAL                      | SCCL                   | 12/2008                         | 12/2012                                        | 03/2017                                            |                         453.63 |                             453.63 |                        51 |
|   38 | RFR OF MANUGURU OC PROJECT                                              | COAL                      | SCCL                   | 11/2012                         | 03/2016                                        | 03/2018                                            |                         430.45 |                             486.27 |                        24 |
|   39 | KISTARAM OCP                                                            | COAL                      | SCCL                   | 11/2010                         | 03/2015                                        | 03/2018                                            |                         242.29 |                             242.29 |                        36 |
|   40 | JALAGAM VENGALA RAO OCP-II                                              | COAL                      | SCCL                   | 07/2011                         | 03/2015                                        | 03/2018                                            |                         447.06 |                             447.06 |                        36 |
|   41 | RCE OF INDARAM OCP(1.20 MTPA)                                           | COAL                      | SCCL                   | 07/2011                         | 03/2015                                        | 03/2018                                            |                         162.76 |                             162.76 |                        36 |
|   42 | SHANTIKHANI LONGWALL PROJ-SCCL                                          | COAL                      | SCCL                   | 10/2006                         | 03/2012                                        | 03/2018                                            |                         249.03 |                             249.03 |                        72 |
|   43 | RAMAGUNDAM OC-II EXTENSION                                              | COAL                      | SCCL                   | 12/2009                         | 03/2012                                        | 03/2023                                            |                         418.97 |                             489.62 |                       132 |
|   44 | GEVRA EXPANSION OCP (SECL) (25-35) MTY                                  | COAL                      | SECL                   | 06/2010                         | 03/2014                                        | 03/2016                                            |                        2675.67 |                            2675.67 |                        24 |
|   45 | BAROUD OC EXPANSION (RCE)- 3MTY                                         | COAL                      | SECL                   | 04/2012                         | 03/2016                                        | 03/2018                                            |                         258.56 |                             258.56 |                        24 |
|   46 | MANIKPUR OC EXPANSION (3.5 MTY)                                         | COAL                      | SECL                   | 12/2009                         | 03/2014                                        | 03/2018                                            |                         321.5  |                             321.5  |                        48 |
|   47 | JAGANNATHPOR OCP(3.00MTY)                                               | COAL                      | SECL                   | 09/2008                         | 03/2015                                        | 03/2020                                            |                         152.43 |                             152.43 |                        60 |
|   48 | KARTALI (EAST) OCP (2.50 MTY)                                           | COAL                      | SECL                   | 07/2008                         | 03/2014                                        | 03/2020                                            |                         178.44 |                             178.44 |                        72 |
|   49 | SAFDARJUNG HOSPITAL RE-DEVELOPMENT AND OTHERS -SUPER SPECIALITY BLOCK   | HEALTH AND FAMILY WELFARE | HSCC                   | 09/2013                         | 12/2015                                        | 03/2016                                            |                         444.7  |                             444.7  |                         3 |
|   50 | LGBRIMH-TEZPUR, ASSAM                                                   | HEALTH AND FAMILY WELFARE | HSCC                   | 07/2012                         | 12/2014                                        | 03/2016                                            |                         175.57 |                             175.57 |                        15 |
|   51 | SAFDARJUNG HOSPITAL, NEW DELHI-REDEVELOPMENT and OTHERS-EMERGENCY BLOCK | HEALTH AND FAMILY WELFARE | HSCC                   | 11/2013                         | 01/2016                                        | 04/2016                                            |                         196.7  |                             196.7  |                         3 |
|   52 | AIIMS-RAEBARELI-HOUSING                                                 | HEALTH AND FAMILY WELFARE | HSCC                   | 10/2013                         | 11/2013                                        | 06/2016                                            |                         159.5  |                             159.5  |                        31 |
|   53 | NATIONAL AUTOMOTIVE TESTING AND RD INFRASTRUCTURE PROJECT (NATRIP)      | HEAVY INDUSTRY            | NATIS                  | 04/2011                         | 09/2011                                        | 12/2017                                            |                        1718    |                            3827.3  |                        75 |
|   54 | CRU TO ISOMERIZATION (ISOM)                                             | PETROLEUM                 | BPCL                   | 10/2011                         | 11/2016                                        | 12/2016                                            |                         725    |                             725    |                         1 |
|   55 | MOUNDED BULLET PROJECT AT CPCL                                          | PETROLEUM                 | CPCL                   | 12/2012                         | 12/2014                                        | 03/2016                                            |                         279    |                             279    |                        15 |
|   56 | RESID UPGRADATION PROJECT                                               | PETROLEUM                 | CPCL                   | 02/2011                         | 11/2015                                        | 11/2016                                            |                        3110.36 |                            3110.36 |                        12 |
|   57 | NEW CRUDE OIL PIPELINE PROJECT FROM CHENNAI PORT TO MANALI REFINERY     | PETROLEUM                 | CPCL                   | 05/2015                         | 11/2016                                        | 04/2017                                            |                         257.87 |                             257.87 |                         5 |
|   58 | VKPL UPGRADATION AND LAYING OF SPURLINE (TO BHILWARA AND CHITTORGARH)   | PETROLEUM                 | GAIL                   | 12/2009                         | 06/2011                                        | 03/2016                                            |                         463.32 |                             463.32 |                        57 |

|   SN | PROJECT                                                                                | SECTOR    | IMPLEMENTIN G AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIO NING (month/year)   | ANTICIPATE D DATE OF COMMISSIO NING (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATE D (Rs. In crore) |   TIME OVERRUN $ (MONTHS) |
|------|----------------------------------------------------------------------------------------|-----------|------------------------|---------------------------------|------------------------------------------------|----------------------------------------------------|--------------------------------|------------------------------------|---------------------------|
|   59 | PHUPLUR-HALDIA PIPELINE PROJECT PHASE-I                                                | PETROLEUM | GAIL                   | 07/2009                         | 01/2013                                        | 12/2018                                            |                        3957    |                            3561    |                        71 |
|   60 | KOCHI-KOOTANAD BANGALORE MANGALORE PIPELINE PROJECT                                    | PETROLEUM | GAIL                   | 06/2009                         | 12/2012                                        | 02/2019                                            |                        2915    |                            2915    |                        74 |
|   61 | 50MW CAPACITY WIND POWER PROJECT UNDER PHASE II                                        | PETROLEUM | HPCL                   | 11/2011                         | 03/2013                                        | 10/2016                                            |                         310    |                             370    |                        43 |
|   62 | MANGALORE HASSAN MYSORE SOLUR LPG PIPELINE (MHMSLPL)                                   | PETROLEUM | HPCL                   | 02/2012                         | 11/2015                                        | 11/2016                                            |                         666    |                             838.08 |                        12 |
|   63 | URAN CHAKAN/SHIKRAPUR LPG PIPELINE                                                     | PETROLEUM | HPCL                   | 12/2009                         | 10/2014                                        | 03/2017                                            |                         309.81 |                             462.79 |                        29 |
|   64 | PARADIP REFINERY PROJECT                                                               | PETROLEUM | IOCL                   | 02/2009                         | 11/2012                                        | 02/2016                                            |                       29777    |                           34555    |                        39 |
|   65 | DE-BOTTLENECKING OF SMPL                                                               | PETROLEUM | IOCL                   | 12/2009                         | 08/2015                                        | 06/2016                                            |                        1584    |                            1584    |                        10 |
|   66 | AUGMENTATION OF PARADIP HALDIA BARAUNI PIPELINE                                        | PETROLEUM | IOCL                   | 08/2011                         | 08/2015                                        | 06/2016                                            |                         586    |                             586    |                        10 |
|   67 | PARADIP-RAIPUR- RANCHI PIPELINE                                                        | PETROLEUM | IOCL                   | 08/2009                         | 09/2012                                        | 06/2016                                            |                        1793    |                            1793    |                        45 |
|   68 | REVERSE OSMOSIS PLANT FOR ETP AT GUJARAT REFINERY                                      | PETROLEUM | IOCL                   | 12/2011                         | 02/2016                                        | 07/2016                                            |                         160    |                             160    |                         5 |
|   69 | REPLACEMENT OF COKE CHAMBERS                                                           | PETROLEUM | IOCL                   | 04/2013                         | 02/2016                                        | 10/2016                                            |                         480    |                             422    |                         8 |
|   70 | PARADIP HALDIA DURGAPUR LPG PIPELINE                                                   | PETROLEUM | IOCL                   | 02/2011                         | 08/2015                                        | 12/2016                                            |                         913    |                             913    |                        16 |
|   71 | DISTILLATE YIELD IMPROVEMENT PROJECT (COKER) AT HALDIA REFINERY                        | PETROLEUM | IOCL                   | 03/2014                         | 09/2017                                        | 12/2017                                            |                        3076    |                            3076    |                         3 |
|   72 | LPG TERMINAL AT KOCHI                                                                  | PETROLEUM | IOCL                   | 10/2015                         | 10/2017                                        | 02/2018                                            |                         607.06 |                             714.25 |                         4 |
|   73 | PARADIP LPG IMPORT FACILITY                                                            | PETROLEUM | IOCL                   | 01/2015                         | 07/2018                                        | 12/2018                                            |                         690    |                             690    |                         5 |
|   74 | STRATEGIC CRUDE OIL STORAGE PROJECT AT MANGALORE                                       | PETROLEUM | ISPRL                  | 01/2006                         | 10/2011                                        | 03/2016                                            |                         732    |                            1227    |                        53 |
|   75 | STRATEGIC CRUDE OIL STORAGE PROJECT AT PADUR                                           | PETROLEUM | ISPRL                  | 01/2006                         | 01/2012                                        | 05/2016                                            |                         993    |                            1693    |                        52 |
|   76 | UPGRADATION OF CRUDE OIL PUMP STATIONS OF NAHARKATIYA-BARAUNI CRUDE OIL TRUNK PIPELINE | PETROLEUM | OIL                    | 09/2012                         | 03/2015                                        | 08/2016                                            |                         871.35 |                            1200    |                        17 |
|   77 | SECONDARY TANK FARM WITH DEHYDRATION FACILITY AND EFFLUENT TREATMENT PLANT AT MADHUBAN | PETROLEUM | OIL                    | 07/2011                         | 03/2017                                        | 03/2018                                            |                         352.56 |                             450.55 |                        12 |
|   78 | CONVERSION OF RIG SAGAR SAMRAT TO MOBILE OFFSHORE PRODUCTION UNIT(MOPS)                | PETROLEUM | ONGC                   | 03/2011                         | 05/2013                                        | 04/2016                                            |                         861.79 |                            1256.72 |                        35 |
|   79 | RECONSTRUCTION OF BPA AND BPB PLATFORMS                                                | PETROLEUM | ONGC                   | 03/2013                         | 04/2015                                        | 05/2016                                            |                        1138.5  |                             686.58 |                        13 |
|   80 | INTEGRATED DEVELOPMENT OF B-127 FIELDS                                                 | PETROLEUM | ONGC                   | 12/2011                         | 03/2015                                        | 05/2016                                            |                        2059.63 |                            2665.65 |                        14 |
|   81 | DEVELOPMENT OF WESTERN PERIPHERY OF MH SOUTH FIELD                                     | PETROLEUM | ONGC                   | 04/2012                         | 12/2014                                        | 05/2016                                            |                         600.17 |                             600.17 |                        17 |
|   82 | IOR OF B-173A FIELD                                                                    | PETROLEUM | ONGC                   | 01/2012                         | 03/2014                                        | 05/2016                                            |                         352.49 |                             352.49 |                        26 |
|   83 | CONSTRUCTION OF 6 ETPS                                                                 | PETROLEUM | ONGC                   | 03/2009                         | 09/2012                                        | 06/2016                                            |                         317.64 |                             240.95 |                        45 |
|   84 | CONSTRUCTION OF 12 OFFSHORE SUPPLY VESSELS(OSV)                                        | PETROLEUM | ONGC                   | 06/2007                         | 09/2011                                        | 10/2016                                            |                         736.65 |                             736.65 |                        61 |
|   85 | DEVELOPMENT OF C-26 CLUSTER FIELDS                                                     | PETROLEUM | ONGC                   | 03/2012                         | 05/2014                                        | 03/2017                                            |                        2592.17 |                            2592.17 |                        34 |

|   SN | PROJECT                                                                           | SECTOR    | IMPLEMENTIN G AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIO NING (month/year)   | ANTICIPATE D DATE OF COMMISSIO NING (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATE D (Rs. In crore) |   TIME OVERRUN $ (MONTHS) |
|------|-----------------------------------------------------------------------------------|-----------|------------------------|---------------------------------|------------------------------------------------|----------------------------------------------------|--------------------------------|------------------------------------|---------------------------|
|   86 | ASSAM RENEWAL PROJECT FOR GROUP A                                                 | PETROLEUM | ONGC                   | 03/2009                         | 03/2013                                        | 03/2017                                            |                        2465.15 |                            2378.89 |                        48 |
|   87 | DEVELOPMENT OF SHALLOW WATER WELLS IN EASTERN OFFSHORE                            | PETROLEUM | ONGC                   | 04/2013                         | 04/2015                                        | 05/2017                                            |                         284.82 |                             284.82 |                        25 |
|   88 | INTEGRATED DEVELOPMENT OF VASHISTA AND S-1 FIELDS                                 | PETROLEUM | ONGC                   | 05/2013                         | 04/2016                                        | 12/2017                                            |                        4124.35 |                            4124.35 |                        20 |
|   89 | DAMAN DEVELOPMENT PROJECT                                                         | PETROLEUM | ONGC                   | 08/2014                         | 05/2019                                        | 03/2020                                            |                        6086.08 |                            6086.08 |                        10 |
|   90 | RAGHUNATHPUR THERMAL POWER STATION PHASE-I                                        | POWER     | DVC                    | 04/2007                         | 02/2011                                        | 03/2016                                            |                        4122    |                            9606.82 |                        61 |
|   91 | BOKARO THERMAL POWER STATION-A                                                    | POWER     | DVC                    | 08/2006                         | 12/2011                                        | 06/2016                                            |                        2313    |                            4237.67 |                        54 |
|   92 | PARE HYDRO ELECTRIC PROJECT                                                       | POWER     | NEEPCO                 | 12/2008                         | 08/2013                                        | 07/2016                                            |                         573.99 |                            1262.27 |                        35 |
|   93 | KAMENG HYDROELECTRIC PROJECT (NEEPCO)                                             | POWER     | NEEPCO                 | 12/2004                         | 12/2009                                        | 07/2016                                            |                        2496.9  |                            6179.96 |                        79 |
|   94 | TUIRIAL HYDRO ELECTRIC PROJECT (60MW)                                             | POWER     | NEEPCO                 | 07/1998                         | 07/2006                                        | 10/2016                                            |                         368.72 |                            1381.71 |                       123 |
|   95 | WIND POWER PROJECT AT LAKHMANA IN JAISALMER (RAJASTHAN) 50MW                      | POWER     | NHPC                   | 02/2015                         | 02/2016                                        | 03/2016                                            |                         302.49 |                             302.49 |                         1 |
|   96 | TEESTA LOW DAM HEP, STAGE-IV (4X40 MW) (NHPC)                                     | POWER     | NHPC                   | 09/2005                         | 09/2009                                        | 09/2016                                            |                        1061.38 |                            2193.08 |                        84 |
|   97 | KISHANGANGA HEP (3X110 MW)                                                        | POWER     | NHPC                   | 01/2009                         | 01/2016                                        | 11/2016                                            |                        3642.04 |                            5751.47 |                        10 |
|   98 | PARBATI HEP (4X200 MW) (NHPC) II                                                  | POWER     | NHPC                   | 09/2002                         | 09/2009                                        | 12/2018                                            |                        3919.59 |                            8398.76 |                       111 |
|   99 | KBUNL-MUZAFFARPUR TPP STAGE-II- SUBSIDIARY (2X195 MW)                             | POWER     | NTPC                   | 03/2010                         | 01/2013                                        | 03/2016                                            |                        3984.03 |                            3984.03 |                        38 |
|  100 | MOUDA STPP STAGE 2                                                                | POWER     | NTPC                   | 03/2012                         | 09/2016                                        | 12/2016                                            |                        7921.47 |                            7921.47 |                         3 |
|  101 | KUDGI STPP STAGE 1                                                                | POWER     | NTPC                   | 01/2012                         | 01/2017                                        | 03/2017                                            |                       15166.2  |                           15166.2  |                         2 |
|  102 | BONGAIGAON THERMAL POWER PROJECT                                                  | POWER     | NTPC                   | 01/2008                         | 09/2011                                        | 03/2017                                            |                        4375.35 |                            6749.18 |                        66 |
|  103 | SOLAPUR STPP                                                                      | POWER     | NTPC                   | 03/2012                         | 11/2016                                        | 08/2017                                            |                        9395.18 |                            9395.18 |                         9 |
|  104 | MUNPL-MEJA TPP - JV (2X660 MW)                                                    | POWER     | NTPC                   | 04/2012                         | 12/2016                                        | 09/2017                                            |                        9750.89 |                            9750.89 |                         9 |
|  105 | BRBCL-NABINAGAR TPP- JV (4X250 MW)                                                | POWER     | NTPC                   | 01/2007                         | 05/2014                                        | 09/2017                                            |                        5353    |                            5353    |                        40 |
|  106 | BARH STPP(3X660MW) NTPC                                                           | POWER     | NTPC                   | 02/2005                         | 01/2011                                        | 05/2018                                            |                        8692.97 |                           15095.7  |                        88 |
|  107 | TAPOVAN-VISHNUGAD HEP (4X130MW)                                                   | POWER     | NTPC                   | 11/2006                         | 03/2013                                        | 12/2018                                            |                        2978.48 |                            3846.3  |                        69 |
|  108 | NORTHERN REGION SYSTEM STRENGTHENING SCHEME- XXVIII                               | POWER     | PGCIL                  | 09/2012                         | 05/2015                                        | 03/2016                                            |                         524.4  |                             524.4  |                        10 |
|  109 | TRANSMISSION SYSTEM ASSOCIATED WITH KRISHNAPATNAM UMPP-PART B                     | POWER     | PGCIL                  | 02/2012                         | 10/2014                                        | 03/2016                                            |                        1927.16 |                            1927.16 |                        17 |
|  110 | TR SYSTEM FOR PHASE-I GENERATION PROJECTS IN JHARKHAND AND WEST BENGAL-PART-A2    | POWER     | PGCIL                  | 12/2011                         | 08/2014                                        | 03/2016                                            |                        2422.66 |                            2422.66 |                        19 |
|  111 | TRANSMISSION SYSTEM FOR CONNECTIVITY OF ESSAR POWER GUJARAT LIMITED               | POWER     | PGCIL                  | 12/2011                         | 02/2014                                        | 03/2016                                            |                         552.44 |                             609.44 |                        25 |
|  112 | TRANSMISSION SYSTEM FOR TRANSFER OF POWER FROM GEN.PROJ IN SIKKIM TO NR/WR PART-B | POWER     | PGCIL                  | 03/2011                         | 11/2013                                        | 03/2016                                            |                        1585.12 |                            1585.12 |                        28 |
|  113 | NORTHERN REGION SYSTEM STRENGTHENING SCHEME- XXI                                  | POWER     | PGCIL                  | 08/2010                         | 04/2013                                        | 03/2016                                            |                        1677.57 |                            1677.57 |                        35 |
|  114 | NORTHERN REGION TRANSMISSION STRENGTHENING SCHEME                                 | POWER     | PGCIL                  | 03/2010                         | 11/2012                                        | 03/2016                                            |                         965.58 |                             965.58 |                        40 |

|   SN | PROJECT                                                                                              | SECTOR   | IMPLEMENTIN G AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIO NING (month/year)   | ANTICIPATE D DATE OF COMMISSIO NING (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATE D (Rs. In crore) |   TIME OVERRUN $ (MONTHS) |
|------|------------------------------------------------------------------------------------------------------|----------|------------------------|---------------------------------|------------------------------------------------|----------------------------------------------------|--------------------------------|------------------------------------|---------------------------|
|  115 | NORTHERN REGION SYSTEM STRENGHTENING SCHEME- XIX                                                     | POWER    | PGCIL                  | 02/2009                         | 02/2012                                        | 03/2016                                            |                         410.29 |                             410.29 |                        49 |
|  116 | SUB-STATION EXT. WORKS ASSOCIATED WITH TRANS. SYSTEM REQUIRED FOR EVACUATION OF POWER FROM KUDGI TPS | POWER    | PGCIL                  | 02/2014                         | 12/2015                                        | 05/2016                                            |                         167.4  |                             167.4  |                         5 |
|  117 | TRANSMISSION SYSTEM FOR TRANSFER OF POWER FROM GEN.PROJ IN SIKKIM TO NR/WR PART-A                    | POWER    | PGCIL                  | 05/2010                         | 01/2013                                        | 05/2016                                            |                         250.03 |                             250.03 |                        40 |
|  118 | EASTERN REGION STRENGTHENING SCHEME-V                                                                | POWER    | PGCIL                  | 10/2013                         | 04/2016                                        | 06/2016                                            |                        1364.52 |                            1364.52 |                         2 |
|  119 | NORTHERN REGION SYSTEM STRENGTHENING SCHEME- XXV                                                     | POWER    | PGCIL                  | 09/2013                         | 03/2016                                        | 06/2016                                            |                         680.69 |                             680.69 |                         3 |
|  120 | AUGMENTATION OF TRANSFORMERS IN NORTHERN REGION - PART B                                             | POWER    | PGCIL                  | 03/2014                         | 03/2016                                        | 06/2016                                            |                         155.57 |                             155.57 |                         3 |
|  121 | EASTERN REGION STRENGTHENING SCHEME -IX                                                              | POWER    | PGCIL                  | 02/2014                         | 02/2016                                        | 06/2016                                            |                         196.58 |                             196.58 |                         4 |
|  122 | WR-NR HVDC INTERCONNECTOR FOR IPP PROJECTS IN CHHATTISGARH                                           | POWER    | PGCIL                  | 03/2012                         | 06/2015                                        | 06/2016                                            |                        9569.76 |                            9569.76 |                        12 |
|  123 | SYSTEM STRENTHENING IN RAIPUR WARDHA CORRIDOR FOR IPP PROJECTS IN CHHATTISGARH                       | POWER    | PGCIL                  | 01/2012                         | 01/2015                                        | 06/2016                                            |                        1422.85 |                            1422.85 |                        17 |
|  124 | NORTHERN REGION SYSTEM STRENGTHENING SCHEME- XXIV                                                    | POWER    | PGCIL                  | 11/2011                         | 11/2014                                        | 06/2016                                            |                         723.63 |                             723.63 |                        19 |
|  125 | TR. SYS. FOR PHASE-I PROJ. IN JHARKHAN AND WEST BENGAL PART-B                                        | POWER    | PGCIL                  | 02/2012                         | 10/2014                                        | 06/2016                                            |                        3201.44 |                            3201.44 |                        20 |
|  126 | COMMON SYSTEM ASSOCIATED WITH COASTAL ENERGEN PRIVATE LIMITED AND IND-BARATH POWER(MADRAS) LIMITED L | POWER    | PGCIL                  | 09/2011                         | 09/2014                                        | 06/2016                                            |                        1940.13 |                            1940.13 |                        21 |
|  127 | ESTABLISHMENT OF FIBER OPTIC COMMUNICATION SYSTEM IN NORTHERN REGION                                 | POWER    | PGCIL                  | 03/2012                         | 09/2014                                        | 06/2016                                            |                         198.63 |                             198.63 |                        21 |
|  128 | SYTEM STRENGTHENING OF SOUTHERN REGION - XIV                                                         | POWER    | PGCIL                  | 12/2011                         | 08/2014                                        | 06/2016                                            |                         297.33 |                             346.79 |                        22 |
|  129 | ESTABLISHMENT OF POOLING STATIONS AT CHAMPA AND RAIGARH FOR IPP GENERATION PROJECT IN CHHATTISGARH   | POWER    | PGCIL                  | 05/2011                         | 05/2014                                        | 06/2016                                            |                        1961.87 |                            1961.87 |                        25 |
|  130 | TRANSMISSION SYSTEM FOR PHASE-1 GENERATION PROJECTS IN JHARKHAND AND WEST BENGAL-PART-A1             | POWER    | PGCIL                  | 10/2011                         | 11/2013                                        | 06/2016                                            |                         558.26 |                             558.26 |                        31 |
|  131 | NORTHERN REGION SYSTEM STRENGHENING SCHEME XVI                                                       | POWER    | PGCIL                  | 07/2010                         | 07/2013                                        | 06/2016                                            |                         752.64 |                             689.03 |                        35 |
|  132 | SYSTEM STRENGTHENING IN NR FOR SASAN AND MUNDRA (UMPP)                                               | POWER    | PGCIL                  | 12/2009                         | 08/2012                                        | 06/2016                                            |                        1216.83 |                            1216.83 |                        46 |
|  133 | NORTHERN REGION SYSTEM STRENGHTENING SCHEME- XVIII                                                   | POWER    | PGCIL                  | 02/2009                         | 11/2011                                        | 06/2016                                            |                         509.66 |                             509.66 |                        55 |
|  134 | COMMON TR. SYS. ASSOCIATED WITH EAST COAST AND NCC POWER PROJECTS IN SRIKAKULAM AREA A.P. PART- C    | POWER    | PGCIL                  | 03/2013                         | 06/2015                                        | 08/2016                                            |                         514.2  |                             514.2  |                        14 |

| SN   | PROJECT                                                                                             | SECTOR    | IMPLEMENTIN G AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIO NING (month/year)   | ANTICIPATE D DATE OF COMMISSIO NING (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATE D (Rs. In crore) |   TIME OVERRUN $ (MONTHS) |
|------|-----------------------------------------------------------------------------------------------------|-----------|------------------------|---------------------------------|------------------------------------------------|----------------------------------------------------|--------------------------------|------------------------------------|---------------------------|
| 135  | COMMON SYSTEM ASSOCIATED WITH EAST COAST ENERGY PVT. LTD. AND NCC POWER PROJECTS LTD. LTOA GENERATI | POWER     | PGCIL                  | 06/2012                         | 06/2015                                        | 08/2016                                            |                        1909.24 |                            1909.24 |                        14 |
| 136  | UNIFIED REAL TIME DYNAMIC STATE MEASUREMENT PHASE-I                                                 | POWER     | PGCIL                  | 01/2014                         | 04/2016                                        | 11/2016                                            |                         374.63 |                             374.63 |                         7 |
| 137  | COMMON SYS. ASSOCIATED WITH EAST COAST ENERGY PVT LTD AND NCC POWER PROJECTS LTD LTOA GEN PART- B   | POWER     | PGCIL                  | 03/2013                         | 12/2015                                        | 12/2016                                            |                        2514.88 |                            2514.88 |                        12 |
| 138  | SYSTEM STRENGTHENING IN NORTH/WEST PART OF WRFOR IPP PROJECTS IN CHATTISGARH                        | POWER     | PGCIL                  | 12/2011                         | 08/2014                                        | 12/2016                                            |                        1746.65 |                            2228.71 |                        28 |
| 139  | TRANSMISSION SYSTEM STRENGTHENING IN WESTERN PART OF WRFOR IPPS GENERATION PROJECTS IN CHATTISGARH  | POWER     | PGCIL                  | 11/2011                         | 07/2014                                        | 12/2016                                            |                        2127.51 |                            2127.51 |                        29 |
| 140  | TRANSMISSION SYSTEM ASSOCIATED WITH PALLATANA GBPP and BPTS.                                        | POWER     | PGCIL                  | 02/2010                         | 12/2012                                        | 12/2016                                            |                        2144    |                            2932.88 |                        48 |
| 141  | TR. SYSTEM ASSOCIATED WITH MUNDRA ULTRA MEGA POWER PROJECT                                          | POWER     | PGCIL                  | 10/2008                         | 10/2012                                        | 12/2016                                            |                        4824.12 |                            4824.12 |                        50 |
| 142  | WESTERN REGION STRENGTHENING SCHEME-V                                                               | POWER     | PGCIL                  | 12/2007                         | 09/2010                                        | 12/2016                                            |                         477.69 |                             738.48 |                        75 |
| 143  | KUNADANKULAM APP TRANS SYSTEM (PGCIL)                                                               | POWER     | PGCIL                  | 05/2005                         | 11/2008                                        | 12/2016                                            |                        1779.29 |                            2187.32 |                        97 |
| 144  | TRANSMISSION SYSTEM FOR DEVELOPMENT OF POOLING STN. IN NR PART OF WEST BENGAL AND TRANSFER OF POWER | POWER     | PGCIL                  | 04/2010                         | 01/2015                                        | 03/2017                                            |                        4404.57 |                            4404.57 |                        26 |
| 145  | EASTERN REGION STRENGTHENING SCHEME-III                                                             | POWER     | PGCIL                  | 07/2010                         | 11/2012                                        | 03/2017                                            |                        1272.8  |                            1272.8  |                        52 |
| 146  | NORTH- EAST NORTH WESTERN INTERCONNECTOR I PROJECT                                                  | POWER     | PGCIL                  | 02/2009                         | 08/2013                                        | 12/2017                                            |                       11130.2  |                           13762.8  |                        52 |
| 147  | DHUKWAN SMALL HYDRO PROJECT                                                                         | POWER     | THDCIL                 | 05/2011                         | 02/2014                                        | 02/2018                                            |                         195.42 |                             195.42 |                        48 |
| 148  | TEHRI PUMPED STORAGE PLANT(1000MW)                                                                  | POWER     | THDCIL                 | 07/2006                         | 02/2016                                        | 09/2019                                            |                        1657    |                            2978.86 |                        43 |
| 149  | VISHNUGAD PIPALKOTI HYDRO ELECTRIC PROJECT                                                          | POWER     | THDCIL                 | 08/2008                         | 06/2013                                        | 12/2019                                            |                        2491.58 |                            2491.58 |                        78 |
| 150# | RAIL-CUM-ROAD BRIDGE AT MUNGER (NL), ECR                                                            | RAILWAYS* | ECR                    | 04/2002                         | 03/2009                                        | 03/2016                                            |                         921    |                            3040    |                        84 |
| 151  | BELAPUR-SEAWOOD-URAN ELECTRIFIED DOUBLE LINE(MTP)                                                   | RAILWAYS* | MRTP                   | 03/1996                         | 03/2004                                        | 03/2016                                            |                         495.44 |                            1781.98 |                       144 |
| 152  | RUNNING OF 12 CAR TRAINS ON HARBOUR LINE                                                            | RAILWAYS* | MRTP                   | 04/2012                         | 04/2016                                        | 03/2017                                            |                         714.1  |                             714.1  |                        11 |
| 153  | MULTI MODAL TRANSPORT SYSTEM(MMTS) PHASE-II HYDERABAD                                               | RAILWAYS* | MRTP                   | 04/2012                         | 03/2016                                        | 12/2017                                            |                         632.68 |                             816.55 |                        21 |
| 154  | EAST WEST METRO CORRIDOR FROM HOWRAH MAIDAN TO SALT LAKE                                            | RAILWAYS* | MRTP                   | 03/2013                         | 03/2016                                        | 06/2018                                            |                        4874.58 |                            4874.58 |                        27 |
| 155  | MUMBAI URBAN TRANSPORT PROJECT PHASE-II                                                             | RAILWAYS* | MRTP                   | 04/2008                         | 03/2014                                        | 03/2019                                            |                        5300    |                            7986.04 |                        60 |
| 156  | KATAKHAL TO BHAIRABI                                                                                | RAILWAYS* | NFR                    | 04/1998                         | 12/2012                                        | 03/2016                                            |                         227.9  |                             331.4  |                        39 |
| 157# | LUMDING-SILCHAR JIRIBAM, BADARPUR-BARAIGRAM KUMARGHAT NATIONAL PROJECT                              | RAILWAYS* | NFR                    | 04/1996                         | 03/2009                                        | 03/2016                                            |                        1676.31 |                            5500    |                        84 |

| SN   | PROJECT                                                                                               | SECTOR                      | IMPLEMENTIN G AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIO NING (month/year)   | ANTICIPATE D DATE OF COMMISSIO NING (month/year)   |   COST ORIGINAL (Rs. In crore) | COST ANTICIPATE D (Rs. In crore)   |   TIME OVERRUN $ (MONTHS) |
|------|-------------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|----------------------------------------------------|--------------------------------|------------------------------------|---------------------------|
| 158# | CONSTRUCTION OF NL FROM KUMARGHAT-AGARTALA                                                            | RAILWAYS*                   | NFR                    | 04/1999                         | 03/2007                                        | 03/2016                                            |                         895    | 1242.25                            |                       108 |
| 159# | BPUTRA BRIDGE AT BOGIBIL AND LINK LINES NEFR                                                          | RAILWAYS*                   | NFR                    | 09/1997                         | 04/2008                                        | 06/2017                                            |                        1500    | 4996.19                            |                       110 |
| 160  | BHAIRABI SAIRONG, NL, NEFR                                                                            | RAILWAYS*                   | NFR                    | 04/2008                         | 04/2014                                        | 03/2018                                            |                         619.34 | 2820.25                            |                        47 |
| 161  | AGARTALA SABROOM, NL, NEFR                                                                            | RAILWAYS*                   | NFR                    | 04/2008                         | 03/2014                                        | 03/2018                                            |                         813.34 | 2876.00                            |                        48 |
| 162  | KATIHAR - JOGBANI (GC)(NEFR)                                                                          | RAILWAYS*                   | NFR                    | 09/2001                         | 12/2010                                        | 03/2018                                            |                         492.98 | 1727.27                            |                        87 |
| 163  | NEW MAYNAGURI TO JOGIGHOPA VIA CHANGRABANDHA (NL),NEFR                                                | RAILWAYS*                   | NFR                    | 04/2000                         | 12/2008                                        | 03/2018                                            |                         733    | 2531.34                            |                       111 |
| 164  | JIRIBAM TO IMPHAL (TUPUI)(NL)(NEFR)                                                                   | RAILWAYS*                   | NFR                    | 04/2003                         | 03/2011                                        | 03/2019                                            |                         727.56 | 6570.75                            |                        96 |
| 165  | SEVOK RANGPO, NEFR                                                                                    | RAILWAYS*                   | NFR                    | 04/2008                         | 12/2015                                        | 03/2020                                            |                        1339.48 | 4190.00                            |                        51 |
| 166  | NEW LINE FROM DIMAPUR TO ZUBZA(KOHIMA) NATIONAL PROJECT (NEFR)                                        | RAILWAYS*                   | NFR                    | 04/2006                         | 03/2015                                        | 03/2020                                            |                         850    | 2973.42                            |                        60 |
| 167# | UTRATIA-ZAFRABAD, NR (LINE DOUBLING)                                                                  | RAILWAYS*                   | NR                     | 04/2006                         | 03/2010                                        | 03/2017                                            |                         325    | 2434.00                            |                        84 |
| 168# | UDHAMPUR-SRINAGAR-BARAMULLA (NL),NR                                                                   | RAILWAYS*                   | NR                     | 03/1995                         | 11/2002                                        | 12/2017                                            |                        2500    | 20000.00                           |                       181 |
| 169  | ELECTRIFICATION OF KHURJA-MEERUT-SAHARANPUR AND G'BAD-MEERUT                                          | RAILWAYS*                   | RE                     | 02/2008                         | 03/2012                                        | 03/2016                                            |                         171.1  | 275.08                             |                        48 |
| 170  | RAJATGARH-BARANG(LD),ECOR                                                                             | RAILWAYS*                   | RVNL                   | 04/1999                         | 02/2009                                        | 04/2016                                            |                         166.16 | 325.50                             |                        86 |
| 171  | NEW WORK FOR CONSTRUCTION OF METRO RAILWAY FROM NOAPARA-BARASAI VIA BIMANBANDER (MTP)                 | RAILWAYS*                   | RVNL                   | 04/2010                         | 03/2016                                        | 06/2016                                            |                        2397.72 | 2397.72                            |                         3 |
| 172  | KHURDA ROAD - BARANG 3RD LINE (DL) (ECOR)                                                             | RAILWAYS*                   | RVNL                   | 04/2000                         | 03/2009                                        | 10/2016                                            |                         133.41 | 318.33                             |                        91 |
| 173  | BHOPAL BINA 3D LINE DOUBLING                                                                          | RAILWAYS*                   | RVNL                   | 09/2007                         | 03/2010                                        | 06/2017                                            |                         687.2  | 950.00                             |                        87 |
| 174  | SALKA ROAD -ANUPNAGAR LINE DOUBLING                                                                   | RAILWAYS*                   | RVNL                   | 09/2006                         | 03/2010                                        | 12/2017                                            |                         324.9  | 385.54                             |                        93 |
| 175  | NEW WORK FOR CONSTRUCTION OF METRO RAILWAY FROM JOKA TO BINOY BADAL DINESH BAGH.                      | RAILWAYS*                   | RVNL                   | 04/2010                         | 03/2016                                        | 12/2018                                            |                        2913.51 | 2095.20                            |                        33 |
| 176  | NEW WORK FOR CONSTRUCTION OF METRO RAILWAY FROM NSCB AIRPORT TO NEW GARIA VIA RAJARHAT (MTP)          | RAILWAYS*                   | RVNL                   | 04/2010                         | 03/2016                                        | 12/2020                                            |                        3951.98 | 3161.58                            |                        57 |
| 177# | GONDIA-JABALPUR(GC),(SECR)                                                                            | RAILWAYS*                   | SECR                   | 02/1997                         | 03/1998                                        | 12/2019                                            |                         386.3  | 1544.40                            |                       261 |
| 178  | DANGOAPOSI-RAJKHARSWAN 3RD LINE DOUBLING                                                              | RAILWAYS*                   | SER                    | 04/2010                         | 12/2015                                        | 03/2016                                            |                         309.44 | 583.00                             |                         3 |
| 179  | CHAMPAJHARAN-BIMALGARH DOUBLING EXTENSION                                                             | RAILWAYS*                   | SER                    | 04/2010                         | 03/2015                                        | 12/2016                                            |                         149.9  | 230.00                             |                        21 |
| 180  | TAMLUK DIGHA,LINE DOUBLING (SER)                                                                      | RAILWAYS*                   | SER                    | 03/1984                         | 06/2005                                        | 12/2019                                            |                         293.97 | 1428.00                            |                       174 |
| 181  | BANKURA - DAMODAR (GC) (SER)                                                                          | RAILWAYS*                   | SER                    | 03/1998                         | 03/2005                                        | 12/2019                                            |                         111.9  | 2371.85                            |                       177 |
| 182  | 4 LANING OF GOMTI CHAURAHA - UDAIPUR WIDNG WITH PS AND STRNG FROM KM.0.00 TO                          | ROAD TRANSPORT AND HIGHWAYS | DORTH                  | 03/2012                         | 10/2015                                        | 02/2016                                            |                         914.5  | 914.50 164.54                      |                         4 |
| 183  | 50.675 OF NH-730A EPC MODE                                                                            | ROAD TRANSPORT AND HIGHWAYS | MORTH                  | 05/2013                         | 08/2015                                        | 03/2016                                            |                         164.54 |                                    |                         7 |
| 184  | STRENGTHENING AND WIDENING TO TWO LANE WITH PAVED SHOULDERS FROM KM.106.00 TO 153.00 OF NH- 218 BIJAP | ROAD TRANSPORT AND HIGHWAYS | MORTH                  | 03/2015                         | 11/2015                                        | 11/2017                                            |                         165.67 | 165.67                             |                        24 |

|   SN | PROJECT                                                                                               | SECTOR                      | IMPLEMENTIN G AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIO NING (month/year)   | ANTICIPATE D DATE OF COMMISSIO NING (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATE D (Rs. In crore) |   TIME OVERRUN $ (MONTHS) |
|------|-------------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|----------------------------------------------------|--------------------------------|------------------------------------|---------------------------|
|  185 | STRENGTHENING AND WIDENING TO TWO LANE WITH PAVED SHOULDERS FROM KM.56.00 TO 106.00 OF NH- 218 BIJAPU | ROAD TRANSPORT AND HIGHWAYS | MORTH                  | 03/2015                         | 11/2015                                        | 11/2017                                            |                         159.12 |                             159.12 |                        24 |
|  186 | REENGUS SIKAR                                                                                         | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2012                         | 09/2014                                        | 02/2016                                            |                         333.51 |                             333.51 |                        17 |
|  187 | JAIPUR-TONK-DEOLI                                                                                     | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 06/2010                         | 12/2012                                        | 02/2016                                            |                         792.06 |                             792.06 |                        38 |
|  188 | GUJARAT/MAHARASHTRA BORDERSURAT-HAZIRA PORT SECTION                                                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2010                         | 09/2012                                        | 02/2016                                            |                        1509.1  |                            1509.1  |                        41 |
|  189 | DELHI/ HARYANA BORDER TO ROHTAK                                                                       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2007                         | 05/2010                                        | 02/2016                                            |                         486    |                             486    |                        69 |
|  190 | NAGAON TO DHARAMTUL (AS-2)                                                                            | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 06/2008                                        | 02/2016                                            |                         264.72 |                             264.72 |                        92 |
|  191 | FOUR LANING OF ORISSA CHATTISHGARH BORDER                                                             | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2013                         | 08/2015                                        | 03/2016                                            |                        1232    |                            1232    |                         7 |
|  192 | FOUR LANING OF ORISSA/CHATTISGARH BORDER - AURANG SECTION                                             | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2013                         | 08/2015                                        | 03/2016                                            |                        1232    |                            1232    |                         7 |
|  193 | NAGPUR-WAINGANGA BRIDGE                                                                               | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2012                         | 10/2014                                        | 03/2016                                            |                         484.19 |                             484.19 |                        17 |
|  194 | 4 LANING OF NAGPUR-BETUL                                                                              | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2011                         | 08/2014                                        | 03/2016                                            |                        2498.76 |                            2498.76 |                        19 |
|  195 | BEAWAR PALI PINDWARA                                                                                  | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2011                         | 06/2014                                        | 03/2016                                            |                        2388.51 |                            2388    |                        21 |
|  196 | SIX LANING OF CHANDIKHOL-JAGATPUR- BHUBANESWAR                                                        | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2011                         | 06/2014                                        | 03/2016                                            |                        1047    |                            1047    |                        21 |
|  197 | PANVEL-INDAPUR                                                                                        | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2011                         | 06/2014                                        | 03/2016                                            |                         942.69 |                             942.69 |                        21 |
|  198 | 2-LANNING WITH PS MOTIHARI-RAXAUL                                                                     | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 10/2011                         | 04/2014                                        | 03/2016                                            |                         375.09 |                             375.09 |                        23 |
|  199 | PATNA-BAKTZARPUR KM.181.3 TO KM.231.95                                                                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 09/2011                         | 03/2014                                        | 03/2016                                            |                         574    |                             574    |                        24 |
|  200 | 2-LANNING WITH PS KHAGARIA-PURNEA                                                                     | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 05/2011                         | 02/2014                                        | 03/2016                                            |                         664    |                             664    |                        25 |
|  201 | 4-LANING OF BARHI-HAZARIBAGH                                                                          | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2012                         | 02/2014                                        | 03/2016                                            |                         398    |                             398    |                        25 |
|  202 | PUNE-SHOLAPUR,PKG-II                                                                                  | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 09/2011                         | 01/2014                                        | 03/2016                                            |                         835    |                             835    |                        26 |
|  203 | ROHTAK-BAWAL                                                                                          | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 05/2011                         | 11/2013                                        | 03/2016                                            |                         650    |                             650    |                        28 |
|  204 | 2 LANNING OF MUZAFFARPUR - SONBARSA                                                                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 05/2011                         | 11/2013                                        | 03/2016                                            |                         511.54 |                             511.54 |                        28 |

|   SN | PROJECT                                                   | SECTOR                      | IMPLEMENTIN G AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIO NING (month/year)   | ANTICIPATE D DATE OF COMMISSIO NING (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATE D (Rs. In crore) |   TIME OVERRUN $ (MONTHS) |
|------|-----------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|----------------------------------------------------|--------------------------------|------------------------------------|---------------------------|
|  205 | BHUBANESWAR TO PURI                                       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2011                         | 08/2013                                        | 03/2016                                            |                         500.29 |                             500.29 |                        31 |
|  206 | MURADABAD-BAREILY                                         | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2010                         | 06/2013                                        | 03/2016                                            |                        1267    |                            1267    |                        33 |
|  207 | 2 LANNING OF MOKAMA-MUNGER                                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 05/2011                         | 05/2013                                        | 03/2016                                            |                         351.54 |                             351.54 |                        34 |
|  208 | INDORE-JHABUA-GUJRAT/MP                                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 10/2010                         | 04/2013                                        | 03/2016                                            |                        1175    |                            1175    |                        35 |
|  209 | JAIPUR-REENGUS                                            | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 08/2010                         | 02/2013                                        | 03/2016                                            |                         267.81 |                             267.81 |                        37 |
|  210 | KISHANGARH-AJMER-BEAWER                                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 11/2009                         | 05/2012                                        | 03/2016                                            |                         795    |                             795    |                        46 |
|  211 | HARANGAJO TO MAIBANG, NH-54                               | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 07/2009                                        | 03/2016                                            |                         196    |                             331.23 |                        80 |
|  212 | MAIBANG TO LUMDING (AS-25), KM.83.400 TO KM.111.000       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 04/2009                                        | 03/2016                                            |                         199.81 |                             385.13 |                        83 |
|  213 | MAIBANG TO LUMDING (AS-27), KM.40.000 TO KM.60.500        | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 04/2009                                        | 03/2016                                            |                         200    |                             200    |                        83 |
|  214 | HARANGAJO TO MAIBANG (AS-23), KM.126.450 TO KM.140.700    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 02/2009                                        | 03/2016                                            |                         280    |                             361    |                        85 |
|  215 | MAIBANG TO LUMDING (AS-26), KM.60.500 TO KM.83.400, NH-54 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 11/2008                                        | 03/2016                                            |                         167.64 |                             167.64 |                        88 |
|  216 | MAIBANG TO LUMDING (AS-24), KM.111.000 TO KM.126.450      | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 11/2008                                        | 03/2016                                            |                         155.04 |                             280.13 |                        88 |
|  217 | KOTWA TO DEWAPUR (LMNHP-10)                               | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 11/2005                         | 11/2008                                        | 03/2016                                            |                         240    |                             240    |                        88 |
|  218 | KOTA BYPASS,RJ-4, NH-76 (NHAI)                            | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 10/2008                                        | 03/2016                                            |                         275    |                             250.39 |                        89 |
|  219 | FORBESGANJ TO SIMRAHI (NH-57)(NHAI)                       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 09/2008                                        | 03/2016                                            |                         332.94 |                             332.94 |                        90 |
|  220 | GANGA BRIDGE TO RAMDEVI CROSSING PH.II NH-25, KM.75-80.06 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 09/2008                                        | 03/2016                                            |                         155    |                             201.66 |                        90 |
|  221 | BIJNI TO ASSAMWB BORDER (NH-31.C)(1)(NHAI)                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 06/2008                                        | 03/2016                                            |                         195    |                             195    |                        93 |
|  222 | BIJNI TO ASSAM /WB.BORDER (NH-31.C)(NHAI)                 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 06/2008                                        | 03/2016                                            |                         237.8  |                             237.8  |                        93 |
|  223 | AGRA-BYPASS(NS-1/UP-1), NH-2,3                            | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 09/2007                                        | 03/2016                                            |                         348.16 |                             348.16 |                       102 |
|  224 | DELHI AGRA APPROVED LENGTH 180.0 KM                       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 10/2012                         | 04/2015                                        | 04/2016                                            |                        1928.22 |                            1928.22 |                        12 |
|  225 | GHAZIABAD-ALIGARH NH-91                                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2011                         | 08/2013                                        | 04/2016                                            |                        1141    |                            1141    |                        32 |

|   SN | PROJECT                                                                               | SECTOR                      | IMPLEMENTIN G AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIO NING (month/year)   | ANTICIPATE D DATE OF COMMISSIO NING (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATE D (Rs. In crore) |   TIME OVERRUN $ (MONTHS) |
|------|---------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|----------------------------------------------------|--------------------------------|------------------------------------|---------------------------|
|  226 | DEOLI-KOTA                                                                            | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 01/2011                         | 07/2013                                        | 04/2016                                            |                         593    |                             593    |                        33 |
|  227 | PIMPALGAON-NASIK-GONDE, NH-3 (NHDP-PHASE-III)                                         | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2005                         | 07/2012                                        | 04/2016                                            |                         940    |                             940    |                        45 |
|  228 | DHOLPUR - MORENA SECTION (INCLUDING CHAMBOL BRIDGE) NH-3                              | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 09/2010                                        | 04/2016                                            |                         232.45 |                             232.45 |                        67 |
|  229 | NALBARI TO BIJNI (AS-6)                                                               | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 06/2008                                        | 04/2016                                            |                         225    |                             225    |                        94 |
|  230 | GUWAHATI TO NALBARI (AS-5)                                                            | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 04/2008                                        | 04/2016                                            |                         198.16 |                             198.16 |                        96 |
|  231 | 2-LANING WITH PS LAMBIA-JAITRAN-RAIPUR                                                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 01/2014                         | 12/2015                                        | 05/2016                                            |                         158.04 |                             158.04 |                         5 |
|  232 | NASHRI- CHANANI                                                                       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 05/2011                         | 06/2015                                        | 05/2016                                            |                        2159    |                            2159    |                        11 |
|  233 | 6-LANING OF DHANKUNI-KHARAGPUR SECTION                                                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2012                         | 09/2014                                        | 05/2016                                            |                        1396.18 |                            1396.18 |                        20 |
|  234 | WIDENING AND STRENGTHENING TO 2-LANE WITH PS OF NIMBI JODHA-DEGANA-MERTA CITY SECTION | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 01/2014                         | 01/2016                                        | 06/2016                                            |                         368.15 |                             368.15 |                         5 |
|  235 | AHMEDABAD TO VADODARA SECTION                                                         | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 01/2013                         | 12/2015                                        | 06/2016                                            |                        2125.24 |                            2125.24 |                         6 |
|  236 | ETAWAH CHAKERI                                                                        | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2013                         | 09/2015                                        | 06/2016                                            |                        1573    |                            1573    |                         9 |
|  237 | QUAZIGUND-BANIHAL KM.220.00 TO KM.188.00                                              | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 07/2010                         | 07/2015                                        | 06/2016                                            |                        1987    |                            1987    |                        11 |
|  238 | 4 LANING OF JETPUR SOMNATH SECTION OF NH 8D LENGTH KM 127.6                           | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2012                         | 09/2014                                        | 06/2016                                            |                         828    |                             828    |                        21 |
|  239 | SRINAGAR TO BANIHAL                                                                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 06/2011                         | 06/2014                                        | 06/2016                                            |                        1100.7  |                            1100.7  |                        24 |
|  240 | SIX LANNING OF NELLORE-CHILKALURIPET KM.1182.802 TO KM.1366.547                       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 11/2011                         | 05/2014                                        | 06/2016                                            |                        1535    |                            1535    |                        25 |
|  241 | JORBAT - BARAPANI                                                                     | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 01/2011                         | 01/2014                                        | 06/2016                                            |                         536    |                             536    |                        29 |
|  242 | JAMMU-UDHAMPUR KM.27.5 TO KM.67.00                                                    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 07/2010                         | 07/2013                                        | 06/2016                                            |                        1813.76 |                            1813.76 |                        35 |
|  243 | KANDLA - MUNDRA PORT                                                                  | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 01/2011                         | 07/2013                                        | 06/2016                                            |                         953.88 |                             953.88 |                        35 |
|  244 | 4 LANNING OF AHMEDABAD TO GODHARA                                                     | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2010                         | 06/2013                                        | 06/2016                                            |                        1008.5  |                            1008.5  |                        36 |
|  245 | DEVELOPMENT OF ADIQUATE ROAD CONNECTIVITY TO CHENNAI- ENNORE PORT CONNECTIVITY        | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 06/2011                         | 06/2013                                        | 06/2016                                            |                         600    |                             600    |                        36 |
|  246 | CHENGAPALLI TO COIMBATORE BYPASS KM-102.035- 144.740 KM                               | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 09/2010                         | 03/2013                                        | 06/2016                                            |                         852    |                             852    |                        39 |

|   SN | PROJECT                                                                             | SECTOR                      | IMPLEMENTIN G AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIO NING (month/year)   | ANTICIPATE D DATE OF COMMISSIO NING (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATE D (Rs. In crore) |   TIME OVERRUN $ (MONTHS) |
|------|-------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|----------------------------------------------------|--------------------------------|------------------------------------|---------------------------|
|  247 | MUZAFFARNAGAR-HARIDWAR                                                              | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 09/2011                         | 03/2013                                        | 06/2016                                            |                         754    |                             754    |                        39 |
|  248 | PANIPAT-JALANDHAR 6 LANE(KM 96 TO 387.1 KM)                                         | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 05/2009                         | 11/2011                                        | 06/2016                                            |                        1108    |                            2288    |                        55 |
|  249 | CHENNAI-TADA(SIX LANE)                                                              | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2009                         | 10/2011                                        | 06/2016                                            |                         353.37 |                             353.37 |                        56 |
|  250 | HARIDWAR DEHRADUN APPROVED LENGTH 69                                                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 11/2011                         | 10/2013                                        | 07/2016                                            |                         478.51 |                             478    |                        33 |
|  251 | SONAPUR TO GUWAHTI (AS-3)                                                           | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 03/2008                                        | 07/2016                                            |                         245    |                             245    |                       100 |
|  252 | WIDENING OF KHED-SINNAR STRETCH OF PUNE NASHIK SECTION OF NH-50                     | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 05/2013                         | 02/2014                                        | 08/2016                                            |                        1348.2  |                            1348.2  |                        30 |
|  253 | 4-LANING OF FARAKA-RAIGANJ                                                          | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2011                         | 08/2013                                        | 08/2016                                            |                        1078.84 |                            1078.84 |                        36 |
|  254 | CUDDAPAH-MYDUKUR-KURNOOL KM-167.750-356.502 KM                                      | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 11/2010                         | 05/2013                                        | 08/2016                                            |                        1585    |                            1585    |                        39 |
|  255 | FOUR LANING FROM MPMAHARASHTRA BORDER TO NAGPUR IC KAMPTEE KANOON AND NAGPUR BYPASS | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2010                         | 06/2012                                        | 08/2016                                            |                        1170.52 |                            1170.52 |                        50 |
|  256 | DHARAMTUL TO SONAPUR,KM 205-183 (AS-20)                                             | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 05/2008                                        | 08/2016                                            |                         160    |                             160    |                        99 |
|  257 | GUWHATI TO NALBARI (AS-4)                                                           | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 04/2008                                        | 08/2016                                            |                         175.96 |                             175.96 |                       100 |
|  258 | 2-LANING WITH PAVED SHOULDERS OF RAEBARELI - BANDA SECTION OF NH-232                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2014                         | 01/2016                                        | 09/2016                                            |                         351.34 |                             351.34 |                         8 |
|  259 | 2-LANING WITH PS RAIBAREILI TO ALLAHABAD                                            | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 07/2012                         | 01/2014                                        | 09/2016                                            |                         291.36 |                             291.36 |                        32 |
|  260 | INDORE-DEWAS(NH-3)                                                                  | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 11/2010                         | 05/2013                                        | 09/2016                                            |                         325    |                             325    |                        40 |
|  261 | BRAHMPUTRA BRIDGE,NH NO-31                                                          | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 04/2010                                        | 09/2016                                            |                         217.61 |                             309.56 |                        77 |
|  262 | 2-LANING WITH PAVED SHOULDERS OF TANDA - RAEBARELI                                  | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2014                         | 01/2016                                        | 10/2016                                            |                         495.78 |                             495.78 |                         9 |
|  263 | PANIKHOLI-RIMOLI                                                                    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2012                         | 09/2014                                        | 10/2016                                            |                        1410    |                            1410    |                        25 |
|  264 | 4-LANING OF SOLAPUR - MAHARASHTRA/ KARNATKA SECTION                                 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 06/2014                         | 11/2016                                        | 12/2016                                            |                         923.04 |                             923.04 |                         1 |
|  265 | 2-LANING WITH PS SITARGANJ BAREILY SECTION                                          | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 06/2014                         | 01/2016                                        | 12/2016                                            |                         301.04 |                             301.04 |                        11 |
|  266 | 4-LANING OF ROHATAK JIND(LENGTH 45 KM)                                              | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 10/2013                         | 10/2015                                        | 12/2016                                            |                         283.25 |                             283.25 |                        14 |
|  267 | 2-LANING OF KRISHNAGIRI-TINDIVANAM (APPROVED LENHTH 170 KM)                         | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2012                         | 04/2014                                        | 12/2016                                            |                         624    |                             624    |                        32 |

|   SN | PROJECT                                                                    | SECTOR                      | IMPLEMENTIN G AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIO NING (month/year)   | ANTICIPATE D DATE OF COMMISSIO NING (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATE D (Rs. In crore) |   TIME OVERRUN $ (MONTHS) |
|------|----------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|----------------------------------------------------|--------------------------------|------------------------------------|---------------------------|
|  268 | NIROLI-ROXY-RAJAMUNDA                                                      | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 07/2011                         | 01/2014                                        | 12/2016                                            |                         586    |                             586    |                        35 |
|  269 | SIX LANNING OF KRISHNAGIRI- WALAJHAPET SECTION KM.0.00 TO KM.148.3 NH-46   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 09/2011                         | 12/2013                                        | 12/2016                                            |                        1250    |                            1250    |                        36 |
|  270 | 4 LANNING OF BELGUM-KHANPUR SECTION AND 2 LANING OF KHANPUR-KNT/GOA BORDER | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2011                         | 09/2013                                        | 12/2016                                            |                         359    |                             359    |                        39 |
|  271 | BAREILY-SITAPUR (NH-24)                                                    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2011                         | 09/2013                                        | 12/2016                                            |                        1046    |                            1046    |                        39 |
|  272 | 4-LANNING OF CHAPRA-HAJIPUR                                                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 01/2011                         | 07/2013                                        | 12/2016                                            |                         575    |                             575    |                        41 |
|  273 | PUNE-SATARA(NH-4)                                                          | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 10/2010                         | 03/2013                                        | 12/2016                                            |                        1724.55 |                            1724.55 |                        45 |
|  274 | PATNA-MUZZAFFARPUR                                                         | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 08/2010                         | 02/2013                                        | 12/2016                                            |                         671.3  |                             671.3  |                        46 |
|  275 | WADNER-DEVDHARI(NS-60/MH)(KM 94-123 KM)                                    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2011                         | 11/2012                                        | 12/2016                                            |                         193.45 |                             193.45 |                        49 |
|  276 | HARANGAJO TO MAIBANG,KM 164.08-190.587 NH-54                               | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 09/2007                                        | 12/2016                                            |                         212    |                             212    |                       111 |
|  277 | BIJNI TO ASSAM/WB BORDER PH.II, KM.30.00 TO 0.00, NH- 31 C                 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 06/2005                                        | 12/2016                                            |                         230    |                             230    |                       138 |
|  278 | JALANDHAR - AMRITSAR                                                       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 01/2014                         | 01/2016                                        | 01/2017                                            |                         523.85 |                             523.85 |                        12 |
|  279 | NALBARI T BIJNI (AS-7)                                                     | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 04/2008                                        | 01/2017                                            |                         208    |                             208    |                       105 |
|  280 | KRISHNANAGAR-BERHAMPUR                                                     | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2012                         | 07/2014                                        | 02/2017                                            |                         702.16 |                             702.16 |                        31 |
|  281 | WALAJAPET POONAMALEE KM 106.8 TO KM 13.8                                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 06/2013                         | 11/2015                                        | 03/2017                                            |                        1287.95 |                            1287.95 |                        16 |
|  282 | 2 LANING OF DINDIGUL - PERIGULAM THENI- KUMILI                             | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 09/2011                         | 08/2013                                        | 03/2017                                            |                         485    |                             485    |                        43 |
|  283 | SIX LANNING OF VADAKKANCHERRY THRISSURESECTION KM 240 270KM                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2010                         | 08/2012                                        | 03/2017                                            |                         617    |                             617    |                        55 |
|  284 | VARANASI-AURANGABAD KM.786 TO KM.978.40                                    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 09/2011                         | 03/2014                                        | 04/2017                                            |                        2848    |                            2848    |                        37 |
|  285 | RANCHI-RARGA-JAMSETHPUR                                                    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2012                         | 06/2015                                        | 05/2017                                            |                        1479    |                            1479    |                        23 |
|  286 | 4-LANING OF RAIGANJ-DALKOLA                                                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2011                         | 08/2013                                        | 05/2017                                            |                         580.43 |                             580.43 |                        45 |
|  287 | CHAMBAL BRIDGE, NH-76 (RJ-5)                                               | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 02/2010                                        | 05/2017                                            |                         275    |                             281.31 |                        87 |
|  288 | 4-LANING OF BRAHAMPORE-FARAKA                                              | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2011                         | 08/2013                                        | 07/2017                                            |                         998.79 |                             998.79 |                        47 |

|   SN | PROJECT                                                                                               | SECTOR                      | IMPLEMENTIN G AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIO NING (month/year)   | ANTICIPATE D DATE OF COMMISSIO NING (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATE D (Rs. In crore) |   TIME OVERRUN $ (MONTHS) |
|------|-------------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|----------------------------------------------------|--------------------------------|------------------------------------|---------------------------|
|  289 | 2 LANING WITH PAVED SHOULDER OF SITARGANJ - TANAKUR SECTION OF NH-125                                 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 09/2015                         | 09/2016                                        | 09/2017                                            |                         368.73 |                             368.73 |                        12 |
|  290 | BARSAT-KRISHNANAGAR                                                                                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 08/2012                         | 02/2015                                        | 12/2017                                            |                         867    |                             867    |                        34 |
|  291 | 2-LANING WITH PAVED SHOULDER OF MUZAFFARPUR- BARAUNI                                                  | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 07/2012                         | 07/2014                                        | 12/2017                                            |                         356.4  |                             356.4  |                        41 |
|  292 | TIRUPATI - TIRUTHANI - CHENNAI                                                                        | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2011                         | 10/2013                                        | 12/2017                                            |                         571    |                             571    |                        50 |
|  293 | TWO LANING OF TRICHY - KARAIKUDI AND TRYCHI BYPASS                                                    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 05/2010                         | 05/2013                                        | 12/2017                                            |                         374    |                             374    |                        55 |
|  294 | FOUR LANING OF HISAR - DABWALI SECTION WITH PS - PACKAGE -2                                           | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 11/2015                         | 11/2015                                        | 05/2018                                            |                         867.66 |                             867.66 |                        30 |
|  295 | 4 LANING OF AMBALA - KAITHAL - PACKAGE -1                                                             | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2015                         | 06/2016                                        | 06/2018                                            |                         602.95 |                             602.95 |                        24 |
|  296 | 4-LANING OF GHAGHRA BRIDGE TO VARANSI ( PACKAGE -I)                                                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2015                         | 06/2016                                        | 06/2018                                            |                         611.65 |                             611.65 |                        24 |
|  297 | MANGAWA-MP/UP BORDER SECTION OF NH-27 (4L) IN MP                                                      | ROAD TRANSPORT AND HIGHWAYS | NHDP                   | 01/2012                         | 04/2015                                        | 04/2016                                            |                         381.86 |                             381.86 |                        12 |
|  298 | REHABILITATION AND UPGRADATION OF NH-167 FROM KM 70                                                   | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 02/2015                         | 04/2015                                        | 05/2016                                            |                         224.83 |                             224.83 |                        13 |
|  299 | REHABILITATION AND UPGRADATION OF NH-565 FROM KM.198/694 TO 294/0 (MARKAPURAM TO VAGGAMPALLE SECTION  | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 02/2014                         | 06/2014                                        | 06/2016                                            |                         417.61 |                             417.61 |                        24 |
|  300 | REHABILITATION AND UPGRADATION OF NH-565 FROM KM 294.00 TO 361.327 (VAGGAMPALLE- DORNALA T- JUNCTION) | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 02/2014                         | 07/2014                                        | 07/2016                                            |                         258.99 |                             258.99 |                        24 |
|  301 | SIDHI TO SINGRAULI SECTION OF NH-75E (4L) IN MP                                                       | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 11/2011                         | 09/2015                                        | 08/2016                                            |                         871.15 |                             871.15 |                        11 |
|  302 | SATANA-BELA SECTION OF NH-75(4L) IN MP                                                                | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 01/2012                         | 08/2015                                        | 09/2016                                            |                         320.48 |                             320.48 |                        13 |
|  303 | REHABILITATION AND UPGRADATION OF EXISTING NH- 565 FROM KM.86.057 TO 133.922 OF NAGARJUNASAGAR DAM T  | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 01/2014                         | 11/2014                                        | 11/2016                                            |                         195.45 |                             195.45 |                        24 |
|  304 | REHABILITATION AND UPGRADATION OF EXISTING NH- 565 OF FROM KM.154.900 TO 198.694 OF DAVULAPALLY TO    | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 02/2014                         | 11/2014                                        | 11/2016                                            |                         170.21 |                             170.21 |                        24 |
|  305 | FOUR LANING OF 5.122 KM OF NH9 ( NEW NH 65) FROM KM 269.900 ( DESIGN CH0.0 ) TO KM 275-622( DESIGN C  | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 07/2015                         | 12/2015                                        | 12/2016                                            |                         333.21 |                             333.21 |                        12 |
|  306 | FOUR LANING OF 5.122 KM OF NH9( NEW NH 65) FROM KM 269.900( DESIGN CH0.0 )                            | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 07/2015                         | 12/2015                                        | 12/2016                                            |                         333.21 |                             333.21 |                        12 |

|   SN | PROJECT                                                                                              | SECTOR                      | IMPLEMENTIN G AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIO NING (month/year)   | ANTICIPATE D DATE OF COMMISSIO NING (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATE D (Rs. In crore) |   TIME OVERRUN $ (MONTHS) |
|------|------------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|----------------------------------------------------|--------------------------------|------------------------------------|---------------------------|
|  307 | REHABILITATION UPGRADATION OF NH-67 FROM KM 641.000 TO KM 695.000 (DORNALA T JUNCTION TO ATMAKUR SEC | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 07/2014                         | 02/2015                                        | 02/2017                                            |                         251.55 |                             251.55 |                        24 |
|  308 | REHABILITATION AND UPGRADATION OF EXISTING NH- 167 FROM KM 70/000 TO KM 125-150                      | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 02/2015                         | 05/2015                                        | 05/2017                                            |                         224.83 |                             224.83 |                        24 |
|  309 | REHABILITATION AND UPGRADATION OF NH-42 FROM KM 4 to350 TO KM 75 to 600 TO TWO LANE WITH PAVE SOLDOU | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 03/2015                         | 09/2015                                        | 08/2017                                            |                         309.01 |                             309.01 |                        23 |
|  310 | REHABILITATION AND UPGRADATION OF NH-219 FROM KM 58-600 TO KM 140-750 IN THE STATE OF ANDHRA PRADES  | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 03/2015                         | 10/2015                                        | 10/2017                                            |                         271.45 |                             271.45 |                        24 |
|  311 | WIDENING TO 2 LANE AND IMPROVEMENT VIJAYWADA RANCI ROUTE FROM KM 377-700 TO 471-900 (BERHMAPUR-TAPTA | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 12/2011                         | 08/2015                                        | 03/2018                                            |                         191.08 |                             191.08 |                        31 |
|  312 | ENNORE MANALI EXPRESS WAY,F/O SPECIAL PURPOSE VEHICLE (SPV)                                          | SHIPPING AND PORTS          | PORT TRUST             | 10/2002                         | 03/2006                                        | 03/2016                                            |                         150    |                             600    |                       120 |
|  313 | RAIL CONNECTIVITY TO ICTT AT VALLARPADAM AT COCHIN PORT TRUST                                        | SHIPPING AND PORTS          | RVNL                   | 03/2007                         | 04/2009                                        | 08/2016                                            |                         245.67 |                             409.83 |                        88 |
|  314 | CONSTRUCTION OF PARAMEDICAL AND ALLIED HEALTH INSTITUTE AT GULBARGA                                  | STEEL                       | HSCL                   | 07/2011                         | 12/2015                                        | 03/2016                                            |                         324.87 |                             325    |                         3 |
|  315 | CONSTRUCTION OF MEDICAL COLLEGE AND HOSPITAL AT GULBARGA                                             | STEEL                       | HSCL                   | 05/2005                         | 02/2014                                        | 03/2016                                            |                         768.88 |                            1070.97 |                        25 |
|  316 | CONSTRUCTION AND MAINTEINANCE OF RURAL ROAD UNDER PMGSY PHASE V                                      | STEEL                       | HSCL                   | 03/2007                         | 12/2015                                        | 03/2017                                            |                         149.73 |                             175.94 |                        15 |
|  317 | CONSTRUCTION AND MAINTEINANCE OF RURAL ROAD UNDER PMGSY PHASE VIII                                   | STEEL                       | HSCL                   | 10/2011                         | 12/2016                                        | 07/2017                                            |                         175.49 |                             206.71 |                         7 |
|  318 | NMDC INTEGRATED STEEL PLANT                                                                          | STEEL                       | NMDC                   | 01/2010                         | 05/2015                                        | 12/2016                                            |                       15525    |                           15525    |                        19 |
|  319 | BLAST FURNACE-2 CATEGORY-1 CAPITAL REPAIRS                                                           | STEEL                       | RINL                   | 07/2011                         | 07/2015                                        | 08/2016                                            |                         877.73 |                             877.73 |                        13 |
|  320 | 3RD CONVERTER AND 4TH CASTER                                                                         | STEEL                       | RINL                   | 07/2011                         | 07/2016                                        | 12/2016                                            |                         974.76 |                             974.76 |                         5 |
|  321 | REVAMPING OF SINTER MACHINES - 1 AND 2                                                               | STEEL                       | RINL                   | 12/2009                         | 10/2016                                        | 06/2017                                            |                         343    |                             488.4  |                         8 |
|  322 | SMS-1 CONVERTERS REVAMPING                                                                           | STEEL                       | RINL                   | 05/2012                         | 07/2015                                        | 06/2017                                            |                         404.16 |                             404.16 |                        23 |
|  323 | COLD REPAIR OF COKE OVEN BATTERY-9 AT BSP, BHILAI, CHATTISGARH                                       | STEEL                       | SAIL                   | 07/2012                         | 08/2014                                        | 03/2016                                            |                         332.65 |                             332.65 |                        19 |
|  324 | INSTALLATION OF 45MVA SAF T WITH OTHER ASSOCIATED FACILITIES                                         | STEEL                       | SAIL                   | 12/2011                         | 10/2013                                        | 06/2016                                            |                         187.33 |                             187.33 |                        32 |
|  325 | UPGRADATION OF BLAST FURNACE-1 AT RSP                                                                | STEEL                       | SAIL                   | 06/2014                         | 04/2016                                        | 09/2016                                            |                         708.91 |                             708.91 |                         5 |
|  326 | EXPANSION OF BHILAI STEEL PLANT                                                                      | STEEL                       | SAIL                   | 08/2010                         | 03/2013                                        | 11/2016                                            |                       17265    |                           17265    |                        44 |
|  327 | REBUILDING OF COB-7 AT BSL                                                                           | STEEL                       | SAIL                   | 10/2013                         | 05/2016                                        | 12/2016                                            |                         245.67 |                             245.67 |                         7 |
|  328 | DEVELOPMENT OF PERMANENT BARRACKS AT 21 LOCATIONS AT ROWGHAT DEPOSIT                                 | STEEL                       | SAIL                   | 04/2014                         | 04/2015                                        | 12/2016                                            |                         188.93 |                             188.93 |                        20 |

|   SN | PROJECT                                                                                             | SECTOR              | IMPLEMENTIN G AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIO NING (month/year)   | ANTICIPATE D DATE OF COMMISSIO NING (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATE D (Rs. In crore) |   TIME OVERRUN $ (MONTHS) |
|------|-----------------------------------------------------------------------------------------------------|---------------------|------------------------|---------------------------------|------------------------------------------------|----------------------------------------------------|--------------------------------|------------------------------------|---------------------------|
|  329 | NETWORK FOR SPECTRUM                                                                                | TELECOMMUNICATION S | DOT                    | 03/2012                         | 07/2015                                        | 03/2017                                            |                       13334    |                           13334    |                        20 |
|  330 | NETWORK FOR SPECTRUM (NFS) OFC LAYING PROJECT, PACKAGE F AND G, A PART OF INTELLIGENT FIBER OPTIC C | TELECOMMUNICATION S | ITI                    | 09/2014                         | 09/2014                                        | 03/2017                                            |                        2111.17 |                            2011.17 |                        30 |
|  331 | CHENNAI METRO RAIL LTD (PHASE 1)                                                                    | URBAN DEVELOPMENT   | CMRL                   | 02/2009                         | 12/2015                                        | 08/2016                                            |                       14600    |                           14600    |                         8 |
|  332 | DIFFERENT BUILDINGS UNDER PHASE 1 NORTH FOR IIT MANDI AT KAMAND                                     | URBAN DEVELOPMENT   | CPWD                   | 11/2012                         | 11/2014                                        | 03/2016                                            |                         270.83 |                             270.83 |                        16 |
|  333 | CONSTRUCTION OF HEAD OFFICE BUILDING OF PNB ON PLAT NO-4 SECTOR 10 DWARKA NEW DELHI                 | URBAN DEVELOPMENT   | CPWD                   | 05/2012                         | 12/2014                                        | 04/2016                                            |                         405.01 |                             405.01 |                        16 |
|  334 | ACADEMIC CUM RESIDENTIAL CAMPUS AT HARINGHANTA KALYANI WB FOR IISER KOLKATA                         | URBAN DEVELOPMENT   | CPWD                   | 01/2009                         | 06/2012                                        | 05/2016                                            |                         225.81 |                             225.81 |                        47 |
|  335 | CONSTRUCTION OF EXTENSION BUILDING TO PARLIAMENT HOUSE ANNEXE PARLIAMENT HOUSE COMPLEX NEW DELHI    | URBAN DEVELOPMENT   | CPWD                   | 05/2009                         | 05/2013                                        | 06/2016                                            |                         261.85 |                             261.85 |                        37 |
|  336 | CONSTRUCTION OF NISM CAMPUS AT PATALGANGA RASAYANI DISTT RAIGADH MAHARASTRA                         | URBAN DEVELOPMENT   | CPWD                   | 12/2012                         | 06/2015                                        | 10/2016                                            |                         315    |                             315    |                        16 |
|  337 | CONSTRUCTION OF CENTRAL ACADEMY FOR POLICE TRAINING (CAPT) BHOPAL                                   | URBAN DEVELOPMENT   | CPWD                   | 12/2012                         | 12/2014                                        | 03/2017                                            |                         188.87 |                             188.87 |                        27 |
|  338 | UPGRADATION OF NATIONAL FIRE SERVICES COLLEGE AT NAGPUR MAHARASTRA                                  | URBAN DEVELOPMENT   | CPWD                   | 06/2010                         | 03/2012                                        | 03/2017                                            |                         205    |                             191.97 |                        60 |
|  339 | CONSTRUCTION OF PERMANENT CAMPUS OF IISER KOLKATA AT HARINGHANTA KALYANI NADIA                      | URBAN DEVELOPMENT   | CPWD                   | 02/2014                         | 09/2015                                        | 04/2017                                            |                         156.57 |                             156.57 |                        19 |
|  340 | 2000 BOYS HOSTEL(1000 DOUNLE BEDDED ROOM) AT ISM DHANBAD                                            | URBAN DEVELOPMENT   | CPWD                   | 09/2012                         | 03/2016                                        | 05/2017                                            |                         171.86 |                             171.86 |                        14 |
|  341 | DELHI MRTS PHASE-III                                                                                | URBAN DEVELOPMENT   | DMRCL                  | 09/2011                         | 03/2016                                        | 12/2016                                            |                       38585    |                           38585    |                         9 |

## Annexure - III B

## STATEMENT REFERRED TO IN REPLY TO PART (c) OF LOK SABHA STARRED QUESTION NO 52  DUE FOR ANSWER ON  27.04.2016

## DETAILS OF CENTRAL SECTOR PROJECTS SHOWING COST OVERRUNS (as on 01.03.2016)

|   SN | PROJECT                                                                                | SECTOR         | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONING (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   COST OVERRUN^ (%) |
|------|----------------------------------------------------------------------------------------|----------------|------------------------|---------------------------------|-----------------------------------------------|--------------------------------------------------|--------------------------------|-----------------------------------|---------------------|
|    1 | PROTOTYPE FAST BREEDER REACTOR (BHAVINI, 500 MWE)                                      | ATOMIC ENERGY  | BHAVNI                 | 09/2003                         | 09/2010                                       | 09/2016                                          |                        3492    |                           5677    |               62.57 |
|    2 | KUDANKULAM APP (NPCIL)                                                                 | ATOMIC ENERGY  | NPCIL                  | 12/2001                         | 12/2008                                       | 05/2016                                          |                       13171    |                          22462    |               70.54 |
|    3 | SUPPLY OF 56 NOS AIRFIELD FIRE TENDERS AT VARIOUS AIRPORTS                             | CIVIL AVIATION | AAI                    | 10/2012                         | 03/2015                                       | 09/2015                                          |                         217.6  |                            244.1  |               12.18 |
|    4 | NIGAHI OC EXPANSION PROJECT 10 MTY TO 15 MTY, SINGRAULI                                | COAL           | NCL                    | 10/2007                         | 03/2012                                       | 03/2017                                          |                         259.4  |                            486.57 |               87.58 |
|    5 | ADRIYALA SHAFT PROJECT                                                                 | COAL           | SCCL                   | 12/2009                         | 03/2013                                       | 03/2016                                          |                         212.34 |                           1228.39 |              478.5  |
|    6 | RAMAGUNDAM OC-II EXTENSION                                                             | COAL           | SCCL                   | 12/2009                         | 03/2012                                       | 03/2023                                          |                         418.97 |                            489.62 |               16.86 |
|    7 | RFR OF MANUGURU OC PROJECT                                                             | COAL           | SCCL                   | 11/2012                         | 03/2016                                       | 03/2018                                          |                         430.45 |                            486.27 |               12.97 |
|    8 | NEW SEWAGE TREATMENT PLANT PACKAGE, RCF TROMBAY                                        | FERTILISERS    | RCF                    | 10/2014                         | 11/2016                                       | 11/2016                                          |                         197.79 |                            209.44 |                5.89 |
|    9 | NATIONAL AUTOMOTIVE TESTING AND RD INFRASTRUCTURE PROJECT (NATRIP)                     | HEAVY INDUSTRY | NATIS                  | 04/2011                         | 09/2011                                       | 12/2017                                          |                        1718    |                           3827.3  |              122.78 |
|   10 | ASSAM GAS CRACKER PROJECT                                                              | PETROCHEMICALS | BCPL                   | 04/2006                         | 04/2012                                       | 12/2015                                          |                        5460.61 |                           9965    |               82.49 |
|   11 | INTEGRATED REFINERY EXPANSION PROJECT                                                  | PETROLEUM      | BPCL                   | 03/2012                         | 05/2016                                       | 05/2016                                          |                       14225    |                          16504    |               16.02 |
|   12 | MANGALORE HASSAN MYSORE SOLUR LPG PIPELINE (MHMSLPL)                                   | PETROLEUM      | HPCL                   | 02/2012                         | 11/2015                                       | 11/2016                                          |                         666    |                            838.08 |               25.84 |
|   13 | URAN CHAKAN/SHIKRAPUR LPG PIPELINE                                                     | PETROLEUM      | HPCL                   | 12/2009                         | 10/2014                                       | 03/2017                                          |                         309.81 |                            462.79 |               49.38 |
|   14 | 50MW CAPACITY WIND POWER PROJECT UNDER PHASE II                                        | PETROLEUM      | HPCL                   | 11/2011                         | 03/2013                                       | 10/2016                                          |                         310    |                            370    |               19.35 |
|   15 | PARADIP REFINERY PROJECT                                                               | PETROLEUM      | IOCL                   | 02/2009                         | 11/2012                                       | 02/2016                                          |                       29777    |                          34555    |               16.05 |
|   16 | LPG TERMINAL AT KOCHI                                                                  | PETROLEUM      | IOCL                   | 10/2015                         | 10/2017                                       | 02/2018                                          |                         607.06 |                            714.25 |               17.66 |
|   17 | MARKETING TOP AT KORBA                                                                 | PETROLEUM      | IOCL                   | 01/2011                         | 09/2016                                       | 09/2016                                          |                         141.86 |                            232    |               63.54 |
|   18 | STRATEGIC CRUDE OIL STORAGE PROJECT AT PADUR                                           | PETROLEUM      | ISPRL                  | 01/2006                         | 01/2012                                       | 05/2016                                          |                         993    |                           1693    |               70.49 |
|   19 | STRATEGIC CRUDE OIL STORAGE PROJECT AT MANGALORE                                       | PETROLEUM      | ISPRL                  | 01/2006                         | 10/2011                                       | 03/2016                                          |                         732    |                           1227    |               67.62 |
|   20 | UPGRADATION OF CRUDE OIL PUMP STATIONS OF NAHARKATIYA-BARAUNI CRUDE OIL TRUNK PIPELINE | PETROLEUM      | OIL                    | 09/2012                         | 03/2015                                       | 08/2016                                          |                         871.35 |                           1200    |               37.72 |
|   21 | SECONDARY TANK FARM WITH DEHYDRATION FACILITY AND EFFLUENT TREATMENT PLANT AT MADHUBAN | PETROLEUM      | OIL                    | 07/2011                         | 03/2017                                       | 03/2018                                          |                         352.56 |                            450.55 |               27.79 |
|   22 | INTEGRATED DEVELOPMENT OF B-127 FIELDS                                                 | PETROLEUM      | ONGC                   | 12/2011                         | 03/2015                                       | 05/2016                                          |                        2059.63 |                           2665.65 |               29.42 |
|   23 | CONVERSION OF RIG SAGAR SAMRAT TO MOBILE OFFSHORE PRODUCTION UNIT(MOPS)                | PETROLEUM      | ONGC                   | 03/2011                         | 05/2013                                       | 04/2016                                          |                         861.79 |                           1256.72 |               45.83 |

|   SN | PROJECT                                                                      | SECTOR    | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONING (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   COST OVERRUN^ (%) |
|------|------------------------------------------------------------------------------|-----------|------------------------|---------------------------------|-----------------------------------------------|--------------------------------------------------|--------------------------------|-----------------------------------|---------------------|
|   24 | GAMJI REDEVELOPMENT PROJECT                                                  | PETROLEUM | ONGC                   | 05/2015                         | 11/2019                                       | 11/2019                                          |                        1671.22 |                           1881.22 |               12.57 |
|   25 | MH NORTH REDEVELOPMENT PHASE III                                             | PETROLEUM | ONGC                   | 06/2014                         | 05/2017                                       | 05/2017                                          |                        5706.47 |                           5813.25 |                1.87 |
|   26 | RAGHUNATHPUR THERMAL POWER STATION PHASE-I                                   | POWER     | DVC                    | 04/2007                         | 02/2011                                       | 03/2016                                          |                        4122    |                           9606.82 |              133.06 |
|   27 | BOKARO THERMAL POWER STATION-A                                               | POWER     | DVC                    | 08/2006                         | 12/2011                                       | 06/2016                                          |                        2313    |                           4237.67 |               83.21 |
|   28 | KAMENG HYDROELECTRIC PROJECT (NEEPCO)                                        | POWER     | NEEPCO                 | 12/2004                         | 12/2009                                       | 07/2016                                          |                        2496.9  |                           6179.96 |              147.51 |
|   29 | TUIRIAL HYDRO ELECTRIC PROJECT (60MW)                                        | POWER     | NEEPCO                 | 07/1998                         | 07/2006                                       | 10/2016                                          |                         368.72 |                           1381.71 |              274.73 |
|   30 | PARE HYDRO ELECTRIC PROJECT                                                  | POWER     | NEEPCO                 | 12/2008                         | 08/2013                                       | 07/2016                                          |                         573.99 |                           1262.27 |              119.91 |
|   31 | TRIPURA GAS BASED POWER PROJECT                                              | POWER     | NEEPCO                 | 07/2009                         | 07/2013                                       | 01/2016                                          |                         421.01 |                           1007.57 |              139.32 |
|   32 | SUBANSIRI LOWER H.E.P (8X250 MW) (NHPC)                                      | POWER     | NHPC                   | 09/2003                         | 09/2010                                       | N.A.                                             |                        6285.33 |                          18063.9  |              187.4  |
|   33 | PARBATI HEP (4X200 MW) (NHPC) II                                             | POWER     | NHPC                   | 09/2002                         | 09/2009                                       | 12/2018                                          |                        3919.59 |                           8398.76 |              114.28 |
|   34 | KISHANGANGA HEP (3X110 MW)                                                   | POWER     | NHPC                   | 01/2009                         | 01/2016                                       | 11/2016                                          |                        3642.04 |                           5751.47 |               57.92 |
|   35 | TEESTA LOW DAM HEP, STAGE-IV (4X40 MW) (NHPC)                                | POWER     | NHPC                   | 09/2005                         | 09/2009                                       | 09/2016                                          |                        1061.38 |                           2193.08 |              106.63 |
|   36 | BARH STPP(3X660MW) NTPC                                                      | POWER     | NTPC                   | 02/2005                         | 01/2011                                       | 05/2018                                          |                        8692.97 |                          15095.7  |               73.65 |
|   37 | BONGAIGAON THERMAL POWER PROJECT                                             | POWER     | NTPC                   | 01/2008                         | 09/2011                                       | 03/2017                                          |                        4375.35 |                           6749.18 |               54.25 |
|   38 | TAPOVAN-VISHNUGAD HEP (4X130MW)                                              | POWER     | NTPC                   | 11/2006                         | 03/2013                                       | 12/2018                                          |                        2978.48 |                           3846.3  |               29.14 |
|   39 | NORTH- EAST NORTH WESTERN INTERCONNECTOR I PROJECT                           | POWER     | PGCIL                  | 02/2009                         | 08/2013                                       | 12/2017                                          |                       11130.2  |                          13762.8  |               23.65 |
|   40 | TRANSMISSION SYSTEM ASSOCIATED WITH PALLATANA GBPP and BPTS.                 | POWER     | PGCIL                  | 02/2010                         | 12/2012                                       | 12/2016                                          |                        2144    |                           2932.88 |               36.79 |
|   41 | SYSTEM STRENGTHENING IN NORTH/WEST PART OF WRFOR IPP PROJECTS IN CHATTISGARH | POWER     | PGCIL                  | 12/2011                         | 08/2014                                       | 12/2016                                          |                        1746.65 |                           2228.71 |               27.6  |
|   42 | KUNADANKULAM APP TRANS SYSTEM (PGCIL)                                        | POWER     | PGCIL                  | 05/2005                         | 11/2008                                       | 12/2016                                          |                        1779.29 |                           2187.32 |               22.93 |
|   43 | WESTERN REGION STRENGTHENING SCHEME-V                                        | POWER     | PGCIL                  | 12/2007                         | 09/2010                                       | 12/2016                                          |                         477.69 |                            738.48 |               54.59 |
|   44 | SYTEM STRENGTHENING XIII OF SR GRID                                          | POWER     | PGCIL                  | 10/2011                         | 06/2014                                       | N.A.                                             |                         487.49 |                            639.46 |               31.17 |
|   45 | TRANSMISSION SYSTEM FOR CONNECTIVITY OF ESSAR POWER GUJARAT LIMITED          | POWER     | PGCIL                  | 12/2011                         | 02/2014                                       | 03/2016                                          |                         552.44 |                            609.44 |               10.32 |
|   46 | SYTEM STRENGTHENING OF SOUTHERN REGION - XIV                                 | POWER     | PGCIL                  | 12/2011                         | 08/2014                                       | 06/2016                                          |                         297.33 |                            346.79 |               16.63 |
|   47 | TEHRI PUMPED STORAGE PLANT(1000MW)                                           | POWER     | THDCIL                 | 07/2006                         | 02/2016                                       | 09/2019                                          |                        1657    |                           2978.86 |               79.77 |
|   48 | AHMEDNAGAR-PARLI VAIJNATH(NL) CR                                             | RAILWAYS* | CR                     | 02/1997                         | N.A.                                          | N.A.                                             |                         514.68 |                           2820    |              447.91 |
|   49 | WARDHA-NANDED MAHARASHTRA                                                    | RAILWAYS* | CR                     | 04/2008                         | N.A.                                          | N.A.                                             |                         499.3  |                           2501.05 |              400.91 |
|   50 | PANVEL PEN DOUBLING                                                          | RAILWAYS* | CR                     | 04/2006                         | N.A.                                          | 01/2015                                          |                          96.16 |                            260.16 |              170.55 |
|   51 | PEN ROHA DOUBLING                                                            | RAILWAYS* | CR                     | 04/2007                         | N.A.                                          | 03/2015                                          |                          98.74 |                            203    |              105.59 |
|   52 | AMRAVATI-NARKHER NL(CR)                                                      | RAILWAYS* | CR                     | 06/1994                         | 06/1999                                       | 07/2012                                          |                         663.01 |                            725    |                9.35 |
|   53 | KALYAN-KASARA 3RD LINE                                                       | RAILWAYS* | CR                     | 04/2011                         | N.A.                                          | N.A.                                             |                         277.7  |                            279.7  |                0.72 |
|   54 | KHURDA ROAD-BOLANGIR(NL)ECOR                                                 | RAILWAYS* | ECOR                   | 04/1994                         | N.A.                                          | N.A.                                             |                         470.21 |                           1995.25 |              324.33 |
|   55 | SAMBALPUR-TALCHER DOUBLING                                                   | RAILWAYS* | ECOR                   | 03/2011                         | N.A.                                          | N.A.                                             |                         679.27 |                           1111.99 |               63.7  |
|   56 | KIRANDUL - JAGDALPUR DOUBLING                                                | RAILWAYS* | ECOR                   | 12/2012                         | N.A.                                          | 03/2018                                          |                         826.57 |                           1143.6  |               38.35 |
|   57 | SAKRI-HASANPUR ROAD (NL)                                                     | RAILWAYS* | ECOR                   | 04/1999                         | N.A.                                          | N.A.                                             |                         175.69 |                            325    |               84.98 |

| SN   | PROJECT                                                                                      | SECTOR    | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONING (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   COST OVERRUN^ (%) |
|------|----------------------------------------------------------------------------------------------|-----------|------------------------|---------------------------------|-----------------------------------------------|--------------------------------------------------|--------------------------------|-----------------------------------|---------------------|
| 58   | CHHAPRA-MUZAFFARPUR (NL)                                                                     | RAILWAYS* | ECOR                   | 04/2006                         | N.A.                                          | N.A.                                             |                         285.07 |                            378.56 |               32.8  |
| 59   | DELANG-PURI DOUBLING                                                                         | RAILWAYS* | ECOR                   | 03/2011                         | 03/2015                                       | N.A.                                             |                         165.16 |                            234.71 |               42.11 |
| 60   | JHARSUGUDA-RENGALI DOUBLING                                                                  | RAILWAYS* | ECOR                   | 03/2006                         | N.A.                                          | N.A.                                             |                         201    |                            230    |               14.43 |
| 61   | TALCHER-BIMALAGARH(NL)(ECOR)                                                                 | RAILWAYS* | ECOR                   | 04/2005                         | N.A.                                          | N.A.                                             |                         810.78 |                            810.8  |                0    |
| 62   | PATNA GANGA BRIDGE (NL), ECR                                                                 | RAILWAYS* | ECR                    | 04/2001                         | 10/2007                                       | N.A.                                             |                         624.47 |                           2921    |              367.76 |
| 63#  | RAIL-CUM-ROAD BRIDGE AT MUNGER (NL), ECR                                                     | RAILWAYS* | ECR                    | 04/2002                         | 03/2009                                       | 03/2016                                          |                         921    |                           3040    |              230.08 |
| 64   | MOTIHARI-SITAMARHI (NL)                                                                      | RAILWAYS* | ECR                    | 04/2006                         | N.A.                                          | N.A.                                             |                         211    |                            926.09 |              338.91 |
| 65   | JAYANAGAR-DARBHANGA-NARKATIA GANJ(GC),ECR                                                    | RAILWAYS* | ECR                    | 04/1997                         | 03/2012                                       | N.A.                                             |                         501.69 |                           1043.56 |              108.01 |
| 66   | KHAGARIA-KUSHESHWAR ASTHAN (NL) (ECR)                                                        | RAILWAYS* | ECR                    | 04/1997                         | N.A.                                          | N.A.                                             |                         162.87 |                            541    |              232.17 |
| 67   | HAJIPUR-RAMDAYALUNAGAR DOUBLING                                                              | RAILWAYS* | ECR                    | 04/2013                         | N.A.                                          | N.A.                                             |                         213.01 |                            367.17 |               72.37 |
| 68   | MANSI-PURNIA (EXTENSION OF MANSI-SAHARSA) GAN ECR                                            | RAILWAYS* | ECR                    | 04/1996                         | 03/2012                                       | N.A.                                             |                         332.92 |                            477.88 |               43.54 |
| 69   | KOSI BRIDGE (NL), ECR                                                                        | RAILWAYS* | ECR                    | 04/2002                         | 03/2012                                       | N.A.                                             |                         322.95 |                            341.41 |                5.72 |
| 70   | MUMBAI URBAN TRANSPORT PROJECT PHASE-II                                                      | RAILWAYS* | MRTP                   | 04/2008                         | 03/2014                                       | 03/2019                                          |                        5300    |                           7986.04 |               50.68 |
| 71   | TOLLYGANJ-GARIA WITH EXTENSION TO DUM DUM- NOAPARA AND NOAPARA-NSCB AIRPORT(MTP)             | RAILWAYS* | MRTP                   | 03/2000                         | 12/2006                                       | N.A.                                             |                        1049.69 |                           3404.92 |              224.37 |
| 72   | BELAPUR-SEAWOOD-URAN ELECTRIFIED DOUBLE LINE(MTP)                                            | RAILWAYS* | MRTP                   | 03/1996                         | 03/2004                                       | 03/2016                                          |                         495.44 |                           1781.98 |              259.68 |
| 73   | MULTI MODAL TRANSPORT SYSTEM(MMTS) PHASE- II HYDERABAD                                       | RAILWAYS* | MRTP                   | 04/2012                         | 03/2016                                       | 12/2017                                          |                         632.68 |                            816.55 |               29.06 |
| 74   | GWALIOR-SEOPURKALA WITH EXTENSION TO KOTA (GC)                                               | RAILWAYS* | NCR                    | 04/2011                         | 02/2020                                       | 02/2020                                          |                        1176.09 |                           3845.6  |              226.98 |
| 75   | DHOLPUR-SIRMUTTRA WITH EXTENSION TO GANGAPURCITY AND MOHARI-TANTPUR & TANPUR- BANSI PAHARPUR | RAILWAYS* | NCR                    | 04/2010                         | 02/2019                                       | 02/2019                                          |                         622.41 |                           2030.5  |              226.23 |
| 76   | GUNA-ETAWAH VIA SHIVPURI-GWALIOR -BHIND NL, (NCR)                                            | RAILWAYS* | NCR                    | 04/1986                         | 03/1994                                       | 03/2015                                          |                         158.77 |                            608.02 |              282.96 |
| 77   | AGRA-ETAWAH VIA FATEHABAD AND BAH (NL) NCR                                                   | RAILWAYS* | NCR                    | 04/1999                         | 12/2009                                       | 06/2015                                          |                         108    |                            432.72 |              300.67 |
| 78   | ETAWAH-MAINPURI (NL),NCR                                                                     | RAILWAYS* | NCR                    | 04/1997                         | 12/2008                                       | 10/2015                                          |                         120    |                            245.39 |              104.49 |
| 79   | KANPUR KASGANJ MATHURA(GC) NER                                                               | RAILWAYS* | NER                    | 03/1997                         | N.A.                                          | 03/2018                                          |                         677.97 |                           1651.54 |              143.6  |
| 80   | CHHAPRA-BALLIA UP                                                                            | RAILWAYS* | NER                    | 03/2013                         | N.A.                                          | N.A.                                             |                         295    |                            494.92 |               67.77 |
| 81   | MAHARAJGANJ-MASRAKH (NL) - NER                                                               | RAILWAYS* | NER                    | 04/2003                         | N.A.                                          | N.A.                                             |                         218.19 |                            343    |               57.2  |
| 82   | GHAZIPUR - AUNRIHAR (40 KM)                                                                  | RAILWAYS* | NER                    | 04/2014                         | N.A.                                          | N.A.                                             |                         182.92 |                            197.73 |                8.1  |
| 83   | JIRIBAM TO IMPHAL (TUPUI)(NL)(NEFR)                                                          | RAILWAYS* | NFR                    | 04/2003                         | 03/2011                                       | 03/2019                                          |                         727.56 |                           6570.75 |              803.12 |
| 84#  | LUMDING-SILCHAR JIRIBAM, BADARPUR- BARAIGRAM KUMARGHAT NATIONAL PROJECT                      | RAILWAYS* | NFR                    | 04/1996                         | 03/2009                                       | 03/2016                                          |                        1676.31 |                           5500    |              228.1  |
| 85#  | BPUTRA BRIDGE AT BOGIBIL AND LINK LINES NEFR                                                 | RAILWAYS* | NFR                    | 09/1997                         | 04/2008                                       | 06/2017                                          |                        1500    |                           4996.19 |              233.08 |
| 86   | SEVOK RANGPO, NEFR                                                                           | RAILWAYS* | NFR                    | 04/2008                         | 12/2015                                       | 03/2020                                          |                        1339.48 |                           4190    |              212.81 |

| SN   | PROJECT                                                                                             | SECTOR    | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONING (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   COST OVERRUN^ (%) |
|------|-----------------------------------------------------------------------------------------------------|-----------|------------------------|---------------------------------|-----------------------------------------------|--------------------------------------------------|--------------------------------|-----------------------------------|---------------------|
| 87   | BHAIRABI SAIRONG, NL, NEFR                                                                          | RAILWAYS* | NFR                    | 04/2008                         | 04/2014                                       | 03/2018                                          |                         619.34 |                           2820.25 |              355.36 |
| 88   | NEW LINE FROM DIMAPUR TO ZUBZA(KOHIMA) NATIONAL PROJECT (NEFR)                                      | RAILWAYS* | NFR                    | 04/2006                         | 03/2015                                       | 03/2020                                          |                         850    |                           2973.42 |              249.81 |
| 89   | AGARTALA SABROOM, NL, NEFR                                                                          | RAILWAYS* | NFR                    | 04/2008                         | 03/2014                                       | 03/2018                                          |                         813.34 |                           2876    |              253.6  |
| 90   | NEW MAYNAGURI TO JOGIGHOPA VIA CHANGRABANDHA (NL),NEFR                                              | RAILWAYS* | NFR                    | 04/2000                         | 12/2008                                       | 03/2018                                          |                         733    |                           2531.34 |              245.34 |
| 91   | NEW BG RLY LINE FROM EKLAKHI-BALURGHAT INCLUDING GAZOLE-ITAHAR(NL),NEFR                             | RAILWAYS* | NFR                    | 04/1983                         | N.A.                                          | 03/2019                                          |                          36.8  |                           1336.57 |             3531.98 |
| 92   | KATIHAR - JOGBANI (GC)(NEFR)                                                                        | RAILWAYS* | NFR                    | 09/2001                         | 12/2010                                       | 03/2018                                          |                         492.98 |                           1727.27 |              250.37 |
| 93   | NEW BG LINE FROM BYRNIHAT TO SHILLONG                                                               | RAILWAYS* | NFR                    | 04/2010                         | N.A.                                          | 03/2020                                          |                        4083.02 |                           5307.9  |               30    |
| 94   | NEW JALPAIGURI-SILIGURI-NEW BONGAIGAON INCLUDING BR. LINE AND MMFOR CHALSA-NAXAL& RAJABHATKHOWA-JAI | RAILWAYS* | NFR                    | 04/1999                         | N.A.                                          | 03/2018                                          |                         523.17 |                           1653.55 |              216.06 |
| 95   | AGARTALA-AKHAURA NL                                                                                 | RAILWAYS* | NFR                    | 04/2012                         | N.A.                                          | 03/2018                                          |                         252    |                            886.65 |              251.85 |
| 96   | NEW B.G. LINE FROM ARARIA TO GALGALIA (THAKURGUNG), NEFR                                            | RAILWAYS* | NFR                    | 09/2006                         | N.A.                                          | 03/2019                                          |                         300    |                            827.73 |              175.91 |
| 97   | NEW BG LINE FROM BALURGHAT TO HILLY NFR                                                             | RAILWAYS* | NFR                    | 04/2010                         | N.A.                                          | 03/2018                                          |                         242.22 |                            679.57 |              180.56 |
| 98#  | CONSTRUCTION OF NL FROM KUMARGHAT- AGARTALA                                                         | RAILWAYS* | NFR                    | 04/1999                         | 03/2007                                       | 03/2016                                          |                         895    |                           1242.25 |               38.8  |
| 99   | NEW BG LINE FROM KALIYAGANJ TO BUNIADPUR                                                            | RAILWAYS* | NFR                    | 04/2010                         | N.A.                                          | 03/2019                                          |                         221.42 |                            563.13 |              154.33 |
| 100  | ALUABARI ROAD SILIGURI JUNCTION VIA GALGALIA, NEFR                                                  | RAILWAYS* | NFR                    | 12/2006                         | 03/2011                                       | N.A.                                             |                         170    |                            485    |              185.29 |
| 101  | NEW B.G. LINE FROM TETELIA TO BYRNIHAT (NATIONAL PROJECT), NEFR                                     | RAILWAYS* | NFR                    | 09/2006                         | N.A.                                          | 03/2017                                          |                         200    |                            496.24 |              148.12 |
| 102  | KISHANGANJ JALALGARH, NL, NEFR                                                                      | RAILWAYS* | NFR                    | 04/2008                         | N.A.                                          | 03/2018                                          |                         282.92 |                            565.13 |               99.75 |
| 103  | MURKONGSELEK-PASIGHAT NL                                                                            | RAILWAYS* | NFR                    | 04/2011                         | N.A.                                          | 03/2018                                          |                         165.82 |                            435.58 |              162.68 |
| 104  | NEW COOCHBEHAR TO SAMUKTALA                                                                         | RAILWAYS* | NFR                    | 04/2011                         | N.A.                                          | 03/2018                                          |                         209.77 |                            441.45 |              110.44 |
| 105  | DIMAPUR-TIZIT NL                                                                                    | RAILWAYS* | NFR                    | 04/2013                         | N.A.                                          | 03/2020                                          |                        4274    |                           4487.7  |                5    |
| 106  | NEW BG LINE FROM JAGBANI TO BIRATNAGAR                                                              | RAILWAYS* | NFR                    | 04/2010                         | N.A.                                          | 03/2017                                          |                         241.52 |                            394.28 |               63.25 |
| 107  | AMBARI FALAKATA TO NEW MAYNAGURI                                                                    | RAILWAYS* | NFR                    | 04/2011                         | N.A.                                          | 03/2018                                          |                         312.12 |                            453.1  |               45.17 |
| 108  | LUMDING-HOJAI PATCH DOUBLING PROJECT                                                                | RAILWAYS* | NFR                    | 04/2012                         | N.A.                                          | 03/2019                                          |                         246.07 |                            364.06 |               47.95 |
| 109  | KATAKHAL TO BHAIRABI                                                                                | RAILWAYS* | NFR                    | 04/1998                         | 12/2012                                       | 03/2016                                          |                         227.9  |                            331.4  |               45.41 |
| 110  | NEW BONGAIGAON-RANGIA-KAMAKGHYA DOUBLING                                                            | RAILWAYS* | NFR                    | 04/2013                         | N.A.                                          | 03/2019                                          |                        1798    |                           1887.9  |                5    |
| 111  | NEW COOCHBEHAR-GUMANIHAT PATCH DOUBLING PROJECT                                                     | RAILWAYS* | NFR                    | 04/2012                         | N.A.                                          | 03/2018                                          |                         283.55 |                            288.81 |                1.86 |
| 112  | UDHAMPUR-SRINAGAR-BARAMULLA (NL),NR                                                                 | RAILWAYS* | NR                     | 03/1995                         | 11/2002                                       | 12/2017                                          |                        2500    |                          20000    |              700    |
| 113# | UTRATIA-ZAFRABAD, NR (LINE DOUBLING)                                                                | RAILWAYS* | NR                     | 04/2006                         | 03/2010                                       | 03/2017                                          |                         325    |                           2434    |              648.92 |
| 114  | BHANUPALI-BILASPUR BERI NL                                                                          | RAILWAYS* | NR                     | 04/2008                         | N.A.                                          | N.A.                                             |                        1046.88 |                           2966.99 |              183.41 |
| 115  | NANGALDAM-TALWARA(NL),NR                                                                            | RAILWAYS* | NR                     | 03/1981                         | 07/2012                                       | N.A.                                             |                         450    |                           2100    |              366.67 |
| 116  | JIND-SONEPAT (NL),NR                                                                                | RAILWAYS* | NR                     | 01/2004                         | 03/2012                                       | 12/2012                                          |                         238.56 |                            740    |              210.19 |

|   SN | PROJECT                                                                 | SECTOR    | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONING (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   COST OVERRUN^ (%) |
|------|-------------------------------------------------------------------------|-----------|------------------------|---------------------------------|-----------------------------------------------|--------------------------------------------------|--------------------------------|-----------------------------------|---------------------|
|  117 | ROHTAK-MEHAM HANSI                                                      | RAILWAYS* | NR                     | 04/2012                         | N.A.                                          | N.A.                                             |                         287    |                            576.18 |              100.76 |
|  118 | JALANDHAR-PATHANKOT-JAMMU-TAWI (LD),NR                                  | RAILWAYS* | NR                     | 03/2002                         | 06/2007                                       | N.A.                                             |                         625.3  |                            847.75 |               35.57 |
|  119 | HARIDWAR-LAKSAR                                                         | RAILWAYS* | NR                     | 04/2012                         | N.A.                                          | N.A.                                             |                         219.83 |                            329.97 |               50.1  |
|  120 | RATLAM-DUNGARPUR VIA BANSWARA (NL)                                      | RAILWAYS* | NWR                    | 04/2011                         | N.A.                                          | N.A.                                             |                        2082.75 |                           3500    |               68.05 |
|  121 | MAVLI JUNCTION-BARI SADRI, MMOF AJMER- CHITTSURGARH-UDAIPUR             | RAILWAYS* | NWR                    | 04/2013                         | N.A.                                          | N.A.                                             |                         456    |                            855.16 |               87.54 |
|  122 | RATANGARH-SARDARSAHAR (MM OF SADULPUR- BIKANER AND RATANGARH-DEGANA GC) | RAILWAYS* | NWR                    | 04/2010                         | N.A.                                          | N.A.                                             |                         739.65 |                            872.22 |               17.92 |
|  123 | THIYAT HAMIRA-SANU                                                      | RAILWAYS* | NWR                    | 04/2013                         | N.A.                                          | N.A.                                             |                         236.93 |                            262    |               10.58 |
|  124 | AJMER-BANGURGRAM                                                        | RAILWAYS* | NWR                    | 04/2011                         | N.A.                                          | N.A.                                             |                         213.39 |                            218.39 |                2.34 |
|  125 | JAIPUR - RINGUS - CHURU AND SIKAR - LOHARU GUAGE CONVERSION (NWR)       | RAILWAYS* | NWR                    | 04/2008                         | 03/2014                                       | N.A.                                             |                         653.19 |                            653.55 |                0.06 |
|  126 | ELECTRIFICATION OF KHURJA-MEERUT- SAHARANPUR AND G'BAD-MEERUT           | RAILWAYS* | RE                     | 02/2008                         | 03/2012                                       | 03/2016                                          |                         171.1  |                            275.08 |               60.77 |
|  127 | SUKINDA ROAD - ANGUL (NL)(ECOR)                                         | RAILWAYS* | RVNL                   | 04/1998                         | 02/2015                                       | N.A.                                             |                         183.23 |                           1202.7  |              556.39 |
|  128 | HARIDASPUR-PARADEEP(NL)                                                 | RAILWAYS* | RVNL                   | 04/1996                         | N.A.                                          | N.A.                                             |                         301.64 |                           1185.64 |              293.06 |
|  129 | DALLI-RAJHARA - RAOGHAT(PART OF DALLI- RAJHARA-JAGDALPUR),NL,RVNL       | RAILWAYS* | RVNL                   | 04/1995                         | 12/2012                                       | N.A.                                             |                         304    |                            631.78 |              107.82 |
|  130 | BHOPAL BINA 3D LINE DOUBLING                                            | RAILWAYS* | RVNL                   | 09/2007                         | 03/2010                                       | 06/2017                                          |                         687.2  |                            950    |               38.24 |
|  131 | RAICHUR-GUNTAKAL(DL)(SCR)                                               | RAILWAYS* | RVNL                   | 04/2003                         | 12/2007                                       | N.A.                                             |                         136.62 |                            360    |              163.5  |
|  132 | KHURDA ROAD - BARANG 3RD LINE (DL) (ECOR)                               | RAILWAYS* | RVNL                   | 04/2000                         | 03/2009                                       | 10/2016                                          |                         133.41 |                            318.33 |              138.61 |
|  133 | RAJATGARH-BARANG(LD),ECOR                                               | RAILWAYS* | RVNL                   | 04/1999                         | 02/2009                                       | 04/2016                                          |                         166.16 |                            325.5  |               95.9  |
|  134 | CUTTACK - BARANG (LD)                                                   | RAILWAYS* | RVNL                   | 04/1995                         | N.A.                                          | 10/2014                                          |                         127.13 |                            225    |               76.98 |
|  135 | SALKA ROAD -ANUPNAGAR LINE DOUBLING                                     | RAILWAYS* | RVNL                   | 09/2006                         | 03/2010                                       | 12/2017                                          |                         324.9  |                            385.54 |               18.66 |
|  136 | AKOLA-KHANDWA GC AKOLA-AKOT                                             | RAILWAYS* | SCR                    | 04/2008                         | N.A.                                          | N.A.                                             |                         184.26 |                           2000    |              985.42 |
|  137 | KAZIPET-VIJAYAWADA 3RD LINE WITH ELECTRIFICATION                        | RAILWAYS* | SCR                    | 04/2012                         | N.A.                                          | N.A.                                             |                        1054.35 |                           2200    |              108.66 |
|  138 | PEDAPALLI-KARIMNAGAR-NIZAMABAD NL(SCR)                                  | RAILWAYS* | SCR                    | 12/1994                         | N.A.                                          | 02/2014                                          |                         124.43 |                            925.3  |              643.63 |
|  139 | NANDYAL-YERRAGUNTLA(NL),SCR                                             | RAILWAYS* | SCR                    | 03/1996                         | 02/2009                                       | 03/2015                                          |                         155.74 |                            883    |              466.97 |
|  140 | KOTLPALLI-NARASAPUR (NL) (SCR)                                          | RAILWAYS* | SCR                    | 12/2001                         | N.A.                                          | N.A.                                             |                         330    |                           1047    |              217.27 |
|  141 | GULBARGA-BIDAR,SCR(NL)                                                  | RAILWAYS* | SCR                    | 02/1998                         | N.A.                                          | 03/2015                                          |                         242.42 |                            844    |              248.16 |
|  142 | MUNEERABAD-MAHABOOBNAGAR(NL),SCR                                        | RAILWAYS* | SCR                    | 04/1997                         | N.A.                                          | 03/2015                                          |                         218.24 |                            645    |              195.55 |
|  143 | MANOHARABAD-KOTHPALL NEW LINE(SCR)                                      | RAILWAYS* | SCR                    | 04/2006                         | N.A.                                          | N.A.                                             |                         378.56 |                            791.59 |              109.11 |
|  144 | MACHERLA-NALGONDA(NL)(SCR)                                              | RAILWAYS* | SCR                    | 07/1998                         | 07/2008                                       | 07/2008                                          |                         125    |                            480    |              284    |
|  145 | GADWAL - RAICHUR (NL), SCR                                              | RAILWAYS* | SCR                    | 04/1998                         | 02/2011                                       | N.A.                                             |                          92.63 |                            270    |              191.48 |
|  146 | BHADRACHALAM ROAD-SATTUPALLI                                            | RAILWAYS* | SCR                    | 04/2010                         | N.A.                                          | N.A.                                             |                         337.49 |                            337.5  |                0    |
|  147 | GONDIA-JABALPUR(GC),(SECR)                                              | RAILWAYS* | SECR                   | 02/1997                         | 03/1998                                       | 12/2019                                          |                         386.3  |                           1544.4  |              299.79 |
|  148 | CHHINDWARA - NAGPUR (GC)(SECR)                                          | RAILWAYS* | SECR                   | 04/2005                         | N.A.                                          | 03/2017                                          |                         383.79 |                           1101.16 |              186.92 |
|  149 | BANKURA - DAMODAR (GC) (SER)                                            | RAILWAYS* | SER                    | 03/1998                         | 03/2005                                       | 12/2019                                          |                         111.9  |                           2371.85 |             2019.62 |
|  150 | TAMLUK DIGHA,LINE DOUBLING (SER)                                        | RAILWAYS* | SER                    | 03/1984                         | 06/2005                                       | 12/2019                                          |                         293.97 |                           1428    |              385.76 |

|   SN | PROJECT                                                                                             | SECTOR    | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONING (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   COST OVERRUN^ (%) |
|------|-----------------------------------------------------------------------------------------------------|-----------|------------------------|---------------------------------|-----------------------------------------------|--------------------------------------------------|--------------------------------|-----------------------------------|---------------------|
|  151 | HOWRAH-AMTA-CHAMPADANGA NL (SER)                                                                    | RAILWAYS* | SER                    | 04/1974                         | 03/2007                                       | 03/2015                                          |                         393.46 |                           1026    |              160.76 |
|  152 | BHADUTOLA-JHARGRAM VIA LALGARH (NL)                                                                 | RAILWAYS* | SER                    | 04/2011                         | N.A.                                          | N.A.                                             |                         289.64 |                            760    |              162.39 |
|  153 | DIGHA-JALESWAR INCLUDING MMFOR DIGHA- EGRA                                                          | RAILWAYS* | SER                    | 04/2010                         | N.A.                                          | 12/2019                                          |                         553.63 |                           1009    |               82.25 |
|  154 | MMFROM BURAMARA-CHAKULIA                                                                            | RAILWAYS* | SER                    | 04/2008                         | 01/1999                                       | N.A.                                             |                         466.48 |                            800    |               71.5  |
|  155 | DANGOAPOSI-RAJKHARSWAN 3RD LINE DOUBLING                                                            | RAILWAYS* | SER                    | 04/2010                         | 12/2015                                       | 03/2016                                          |                         309.44 |                            583    |               88.4  |
|  156 | BOWAICHANDI-ARAMBAGH                                                                                | RAILWAYS* | SER                    | 04/2010                         | N.A.                                          | N.A.                                             |                         267.37 |                            434    |               62.32 |
|  157 | MMFROM PANSKURA-GHATAL NL                                                                           | RAILWAYS* | SER                    | 04/2011                         | 01/1999                                       | N.A.                                             |                         276.69 |                            426    |               53.96 |
|  158 | RANCHI-LOHARDAGA(GC),SER                                                                            | RAILWAYS* | SER                    | 04/1997                         | 06/2004                                       | 12/2015                                          |                         194.07 |                            335    |               72.62 |
|  159 | MANOHARPUR-BONDAMUNDA 3RD LINE DOUBLING                                                             | RAILWAYS* | SER                    | 04/2012                         | N.A.                                          | 12/2017                                          |                         258.2  |                            365    |               41.36 |
|  160 | GOELKERA-MANOHARPUR,(LD)(SER)                                                                       | RAILWAYS* | SER                    | 03/1997                         | 02/2006                                       | N.A.                                             |                         261.7  |                            360    |               37.56 |
|  161 | CHAMPAJHARAN-BIMALGARH DOUBLING EXTENSION                                                           | RAILWAYS* | SER                    | 04/2010                         | 03/2015                                       | 12/2016                                          |                         149.9  |                            230    |               53.44 |
|  162 | RAJKHARSWAN- CHAKRADHARPUR 3RD LINE (20 KM) JHARKHAND                                               | RAILWAYS* | SER                    | 04/2012                         | 12/2016                                       | 12/2016                                          |                         148.77 |                            209    |               40.49 |
|  163 | ANGAMALI-SABARIMALA (N.L.)(SR)                                                                      | RAILWAYS* | SR                     | 10/1998                         | N.A.                                          | N.A.                                             |                         550    |                           1566    |              184.73 |
|  164 | MAYLADUTHURAI-THIRUVARUR-KARAIKUDI-THIRU 'PONDI'-AGASTIYAMPALLI                                     | RAILWAYS* | SR                     | 09/2007                         | N.A.                                          | N.A.                                             |                         404.19 |                           1383.45 |              242.28 |
|  165 | TIRUCHIRAPPALI-NAGORE-KARAIKKAL(SR)(GC)                                                             | RAILWAYS* | SR                     | 09/1995                         | N.A.                                          | N.A.                                             |                         100    |                            980    |              880    |
|  166 | QUILON-TIRUNELVELI-TENKASI- VIRUDHUNAGAR(SR)(GC)                                                    | RAILWAYS* | SR                     | 03/1998                         | N.A.                                          | N.A.                                             |                         280    |                           1122    |              300.71 |
|  167 | CHENGALPATTU-VILLUPURAM DOUBLING WITH NEW MMFOR TAMBARAM-CHENGALPATTU 3RD LINE GC ALONWITH ELECTRIF | RAILWAYS* | SR                     | 04/2007                         | N.A.                                          | 03/2015                                          |                         247    |                            951.24 |              285.12 |
|  168 | CHENNAI-CUDDALORE VIA MAMALLAPURAM                                                                  | RAILWAYS* | SR                     | 04/2008                         | N.A.                                          | N.A.                                             |                         523.52 |                           1200    |              129.22 |
|  169 | SRIPERUMBUDUR-GUDUVANCHERY WITH SPUR TO IRUNGATTUKKOTTAI-AVADI-SRIPERUMBUDUR                        | RAILWAYS* | SR                     | 04/2013                         | N.A.                                          | N.A.                                             |                         839    |                           1500    |               78.78 |
|  170 | KARUR-SALEM(NL),SR                                                                                  | RAILWAYS* | SR                     | 02/1997                         | N.A.                                          | N.A.                                             |                         155.55 |                            800    |              414.3  |
|  171 | TIDIVANAM-NAGARI (NL)                                                                               | RAILWAYS* | SR                     | 09/2006                         | N.A.                                          | N.A.                                             |                         456    |                           1080    |              136.84 |
|  172 | DINDIGUL-POLLACHI-PALGHAT-POLLACHI AND COIMBATORE                                                   | RAILWAYS* | SR                     | 09/2006                         | N.A.                                          | 03/2016                                          |                         343.17 |                            914.98 |              166.63 |
|  173 | QUILON-TIRUNELVELI - TRICHENDUR, TENKASI                                                            | RAILWAYS* | SR                     | 04/1999                         | 01/1999                                       | N.A.                                             |                         460.94 |                           1030    |              123.46 |
|  174 | VILLUPURAM-DINDIGUL WITH ELECTRIFICATION                                                            | RAILWAYS* | SR                     | 04/2008                         | N.A.                                          | N.A.                                             |                         822.39 |                           1280.83 |               55.74 |
|  175 | TINDIVANAM-GINGEE-TIRUVANNAMALAI (NL)                                                               | RAILWAYS* | SR                     | 09/2006                         | N.A.                                          | N.A.                                             |                         125    |                            490    |              292    |
|  176 | CUDDALORE-SALEM VIA VRIDDHACHALAM GC                                                                | RAILWAYS* | SR                     | 04/1999                         | N.A.                                          | N.A.                                             |                         198.68 |                            556.64 |              180.17 |
|  177 | CALICUT-MANGALORE (DL) (SR)                                                                         | RAILWAYS* | SR                     | 02/1996                         | N.A.                                          | 02/2012                                          |                         240    |                            579.37 |              141.4  |
|  178 | ERODE-PALANI                                                                                        | RAILWAYS* | SR                     | 04/2008                         | N.A.                                          | N.A.                                             |                         288.57 |                            603.22 |              109.04 |
|  179 | MADURAI-BODINAYAKKANUR                                                                              | RAILWAYS* | SR                     | 04/2008                         | N.A.                                          | N.A.                                             |                         164.41 |                            450    |              173.71 |
|  180 | CHENNAI BEACH-TAMBARAM-CHENGALPATTU SUBURBAN GC                                                     | RAILWAYS* | SR                     | 04/1998                         | N.A.                                          | N.A.                                             |                         271.24 |                            520    |               91.71 |

|   SN | PROJECT                                                                                              | SECTOR                      | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONING (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   COST OVERRUN^ (%) |
|------|------------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|-----------------------------------------------|--------------------------------------------------|--------------------------------|-----------------------------------|---------------------|
|  181 | MADURAI-TUTICORIN VIA ARUPPUKKOTTAI                                                                  | RAILWAYS*                   | SR                     | 04/2011                         | N.A.                                          | N.A.                                             |                         601.43 |                            800    |               33.02 |
|  182 | ATTIPPATTU-PUTTUR                                                                                    | RAILWAYS*                   | SR                     | 04/2008                         | N.A.                                          | N.A.                                             |                         446.87 |                            528    |               18.16 |
|  183 | KURUPPANTHARA-CHINGAVANAM                                                                            | RAILWAYS*                   | SR                     | 04/2007                         | N.A.                                          | N.A.                                             |                         270.14 |                            346.15 |               28.14 |
|  184 | CHENGANNUR-CHINGAVANAM                                                                               | RAILWAYS*                   | SR                     | 04/2006                         | N.A.                                          | N.A.                                             |                         191.72 |                            222.95 |               16.29 |
|  185 | HUBLI-ANKOLA(NL),SWR                                                                                 | RAILWAYS*                   | SWR                    | 04/1997                         | N.A.                                          | N.A.                                             |                         227    |                           2135    |              840.53 |
|  186 | BANGLORE - SATYAMANGALAM (NL)(SWR)                                                                   | RAILWAYS*                   | SWR                    | 04/1996                         | N.A.                                          | N.A.                                             |                         138    |                           1382.78 |              902.01 |
|  187 | MUNIRABAD (GINGERA) -RAICHUR NL                                                                      | RAILWAYS*                   | SWR                    | 04/2007                         | N.A.                                          | N.A.                                             |                         179.65 |                           1350.91 |              651.97 |
|  188 | HASSAN-BANGALORE VIA SHRAVANA- BELGOLA(NL),SWR                                                       | RAILWAYS*                   | SWR                    | 02/1997                         | N.A.                                          | N.A.                                             |                         295    |                           1289.92 |              337.26 |
|  189 | TUMKUR-CHITRADURGA-DAVENGERE NL                                                                      | RAILWAYS*                   | SWR                    | 04/2011                         | N.A.                                          | N.A.                                             |                         913    |                           1801.01 |               97.26 |
|  190 | GADAG-WADI NL                                                                                        | RAILWAYS*                   | SWR                    | 04/2013                         | N.A.                                          | N.A.                                             |                        1117    |                           1922    |               72.07 |
|  191 | RAYADURGA-TUMKUR NL                                                                                  | RAILWAYS*                   | SWR                    | 04/2007                         | N.A.                                          | N.A.                                             |                         970.34 |                           1743    |               79.63 |
|  192 | BAGALKOT-KUDACHI NL                                                                                  | RAILWAYS*                   | SWR                    | 04/2010                         | N.A.                                          | N.A.                                             |                         377.93 |                            986.3  |              160.97 |
|  193 | RAMANAGRAM-MYSORE DOUBLING WITH ELECTRIFICATION OF KENGESII- MUSORE (SWR)                            | RAILWAYS*                   | SWR                    | 04/2007                         | 03/2013                                       | 09/2015                                          |                         482    |                            874.57 |               81.45 |
|  194 | SHIMOGA-HARIHAR NL                                                                                   | RAILWAYS*                   | SWR                    | 04/2011                         | N.A.                                          | N.A.                                             |                         562.74 |                            832.47 |               47.93 |
|  195 | SRINIVASA-PURA-MADANAPALLI NL                                                                        | RAILWAYS*                   | SWR                    | 04/2013                         | N.A.                                          | N.A.                                             |                         296    |                            466.65 |               57.65 |
|  196 | CHIKBALLA-PUR-PUTTTAPARTHY-SRI SATYA SAI NILAYAM NL                                                  | RAILWAYS*                   | SWR                    | 04/2013                         | N.A.                                          | N.A.                                             |                         558    |                            692.43 |               24.09 |
|  197 | CHIKBALLA-PUR-GOWRIBIDANUR NL                                                                        | RAILWAYS*                   | SWR                    | 04/2013                         | N.A.                                          | N.A.                                             |                         327.25 |                            367.77 |               12.38 |
|  198 | TORANAGALLU-RANJITPURA DL                                                                            | RAILWAYS*                   | SWR                    | 04/2011                         | N.A.                                          | N.A.                                             |                         146.75 |                            167.5  |               14.14 |
|  199 | WHITE FIELD-KOLAR NL                                                                                 | RAILWAYS*                   | SWR                    | 04/2011                         | N.A.                                          | N.A.                                             |                         341.05 |                            348.85 |                2.29 |
|  200 | LALITPUR-SATNA-REWA-SINGRULI NL, (NCR)                                                               | RAILWAYS*                   | WCR                    | 09/1998                         | 05/2008                                       | N.A.                                             |                         247.66 |                           3500    |             1313.23 |
|  201 | RAMGANJMUNDI-BHOPAL (NL),WCR                                                                         | RAILWAYS*                   | WCR                    | 04/2001                         | N.A.                                          | 03/2017                                          |                         470.92 |                           1225.9  |              160.32 |
|  202 | GONDA GORAKHPUR LOOP WITH ANAND NAGAR NAUTANWA GC (260 KM)                                           | RAILWAYS*                   | WCR                    | 04/1997                         | N.A.                                          | N.A.                                             |                         836.26 |                           1072.51 |               28.25 |
|  203 | RATLAM-MHOW-KHANDWA-AKOLA (GC)                                                                       | RAILWAYS*                   | WR                     | 04/2008                         | 03/2012                                       | N.A.                                             |                         603.04 |                           1421.25 |              135.68 |
|  204 | RAJKOT-VERAVAL,WANSJALIA TO JATALSAR WITH NEW MMFOR SHAPUR-SARADIYA AND SOMNATH- KODINAR (GC)        | RAILWAYS*                   | WR                     | 04/1994                         | N.A.                                          | N.A.                                             |                         320.66 |                            913.48 |              184.87 |
|  205 | VIRAMGAM-BHILDI(WR),GC                                                                               | RAILWAYS*                   | WR                     | 04/1990                         | N.A.                                          | N.A.                                             |                         155.66 |                            548.01 |              252.06 |
|  206 | VIRAMGAM-SAMAKHIALI (DL)                                                                             | RAILWAYS*                   | WR                     | 04/2011                         | N.A.                                          | N.A.                                             |                         446    |                            685.17 |               53.63 |
|  207 | BHAVNAGAR-WORKSHOP FACILITIES FOR 50 BG COACHES POH PER MONTH (WR)                                   | RAILWAYS*                   | WR                     | 04/2006                         | 03/2011                                       | N.A.                                             |                         117.36 |                            196.95 |               67.82 |
|  208 | BHUJ-NALIYA(GC) WITH EXTENSION FROM NALIYA TO VAYOR (WR)                                             | RAILWAYS*                   | WR                     | 04/2008                         | 03/2012                                       | N.A.                                             |                         318.24 |                            321.62 |                1.06 |
|  209 | CONSTRUCTION OF PAVED SHOULDERS IN KM.81/0 TO 203/0 INCLUDING RECONSTRUCTION AND WIDENING OF CULVERT | ROAD TRANSPORT AND HIGHWAYS | MORTH                  | 03/2015                         | 08/2015                                       | N.A.                                             |                         258.97 |                            268.92 |                3.84 |

|   SN | PROJECT                                                                                               | SECTOR                      | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONING (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   COST OVERRUN^ (%) |
|------|-------------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|-----------------------------------------------|--------------------------------------------------|--------------------------------|-----------------------------------|---------------------|
|  210 | REHABILITATION AND UPGRADATION OF NH 226 E FROM 0-1 - 66-20 TO 2 LANE WITH PAVED SHOULDERS ON EPC MO  | ROAD TRANSPORT AND HIGHWAYS | MORTH                  | 03/2015                         | 07/2015                                       | N.A.                                             |                         157.18 |                            161.7  |                2.88 |
|  211 | PANIPAT-JALANDHAR 6 LANE(KM 96 TO 387.1 KM)                                                           | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 05/2009                         | 11/2011                                       | 06/2016                                          |                        1108    |                           2288    |              106.5  |
|  212 | MAIBANG TO LUMDING (AS-25), KM.83.400 TO KM.111.000                                                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 04/2009                                       | 03/2016                                          |                         199.81 |                            385.13 |               92.75 |
|  213 | HARANGAJO TO MAIBANG, NH-54                                                                           | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 07/2009                                       | 03/2016                                          |                         196    |                            331.23 |               68.99 |
|  214 | MAIBANG TO LUMDING (AS-24), KM.111.000 TO KM.126.450                                                  | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 11/2008                                       | 03/2016                                          |                         155.04 |                            280.13 |               80.68 |
|  215 | BRAHMPUTRA BRIDGE,NH NO-31                                                                            | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 04/2010                                       | 09/2016                                          |                         217.61 |                            309.56 |               42.25 |
|  216 | HARANGAJO TO MAIBANG (AS-23), KM.126.450 TO KM.140.700                                                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 02/2009                                       | 03/2016                                          |                         280    |                            361    |               28.93 |
|  217 | GANGA BRIDGE TO RAMDEVI CROSSING PH.II NH- 25, KM.75-80.06                                            | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 09/2008                                       | 03/2016                                          |                         155    |                            201.66 |               30.1  |
|  218 | CHAMBAL BRIDGE, NH-76 (RJ-5)                                                                          | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 02/2010                                       | 05/2017                                          |                         275    |                            281.31 |                2.29 |
|  219 | CONSTRUCTION OF GODAVARI RIVER BRIDGE NEAR VENKATPURAM INCLUDING APPROACH ROAD ON NH-202 UNDER LWE S  | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 03/2011                         | 12/2015                                       | N.A.                                             |                         218.31 |                            339.82 |               55.66 |
|  220 | TWO LANING OF KHONSA - TISSA - LONGDING (NH- 52B) (42.50 KM) IN ARUNACHAL PRADESH UNDER ARUNACHAL PRA | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 12/2011                         | 02/2012                                       | N.A.                                             |                         156.63 |                            276    |               76.21 |
|  221 | TWO LANING OF YUPIA - HOJ SECTION (20.40 KM) IN ARUNACHAL PRADESH UNDER ARUNACHAL PRADESH PACKAGE OF  | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 12/2009                         | 09/2010                                       | N.A.                                             |                         104    |                            201    |               93.27 |
|  222 | CONSTRUCTION OF 6.80 KM 2 LANE WITH PAVED SHOULDERS ALAPPUZHA BYPASS ON NH47 NEW NH 66 FROM KM 408.1  | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 01/2014                         | 09/2017                                       | 09/2017                                          |                         255.75 |                            348.43 |               36.24 |
|  223 | CONSTRUCTION OF 13.0 KM 2 LANE WITH PAVED SHOULDERS KOLLAM BYPASS ON NH47 (NEW NH 66) FROM KM 486/50  | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 01/2014                         | 11/2017                                       | 11/2017                                          |                         267.16 |                            352.05 |               31.77 |
|  224 | REHABILITATION AND UPGRADATION OF NH-67 FROM KM 695.000 TO KM 741.950 (ATMAKUR - NELLORE SECTION) IN  | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 11/2014                         | 02/2017                                       | 02/2017                                          |                         297.78 |                            330    |               10.82 |
|  225 | 4 LAINING WITH PAVED SHOULDERS OF DOGAL KALAN TO PUNJAB/HARYANA BORDER SEC.OF NH- 71(NEW NH-52) FROM  | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 11/2014                         | N.A.                                          | N.A.                                             |                         573.96 |                            605    |                5.41 |
|  226 | REHABILITATION AND UPGRADATION OF NH-221 FROM KM 121/0 TO 165/00 (OF VIJAYAWADA- JAGDALPUR RUDRAMPUR  | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 10/2014                         | 02/2017                                       | 02/2017                                          |                         295.47 |                            313.27 |                6.02 |

|   SN | PROJECT                                                                                              | SECTOR             | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONING (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   COST OVERRUN^ (%) |
|------|------------------------------------------------------------------------------------------------------|--------------------|------------------------|---------------------------------|-----------------------------------------------|--------------------------------------------------|--------------------------------|-----------------------------------|---------------------|
|  227 | CONSTRUCTION OF COAL BERTH-4 AT KAMARAJAR PORT LIMITED                                               | SHIPPING AND PORTS | KPL                    | 02/2015                         | 12/2017                                       | 12/2017                                          |                         244.5  |                            258.33 |                5.66 |
|  228 | CONSTRUCTION OF OFFSHORE CONTAINER BERTHS AND DEVELOPMENT OF CONTAINER TERMINAL ON BOT BASIS IN MUMB | SHIPPING AND PORTS | MUMBAI PORT TRU        | 01/2007                         | 12/2010                                       | 01/2016                                          |                         366.39 |                            669.46 |               82.72 |
|  229 | ENNORE MANALI EXPRESS WAY,F/O SPECIAL PURPOSE VEHICLE (SPV)                                          | SHIPPING AND PORTS | PORT TRUST             | 10/2002                         | 03/2006                                       | 03/2016                                          |                         150    |                            600    |              300    |
|  230 | RAIL CONNECTIVITY TO ICTT AT VALLARPADAM AT COCHIN PORT TRUST                                        | SHIPPING AND PORTS | RVNL                   | 03/2007                         | 04/2009                                       | 08/2016                                          |                         245.67 |                            409.83 |               66.82 |
|  231 | CONSTRUCTION OF MEDICAL COLLEGE AND HOSPITAL AT GULBARGA                                             | STEEL              | HSCL                   | 05/2005                         | 02/2014                                       | 03/2016                                          |                         768.88 |                           1070.97 |               39.29 |
|  232 | CONSTRUCTION AND MAINTEINANCE OF RURAL ROAD UNDER PMGSY PHASE VIII                                   | STEEL              | HSCL                   | 10/2011                         | 12/2016                                       | 07/2017                                          |                         175.49 |                            206.71 |               17.79 |
|  233 | CONSTRUCTION AND MAINTEINANCE OF RURAL ROAD UNDER PMGSY PHASE V                                      | STEEL              | HSCL                   | 03/2007                         | 12/2015                                       | 03/2017                                          |                         149.73 |                            175.94 |               17.5  |
|  234 | CONSTRUCTION AND MAINTEINANCE OF RURAL ROAD UNDER PMGSY PHASE VI                                     | STEEL              | HSCL                   | 12/2007                         | 12/2016                                       | 12/2016                                          |                         202.61 |                            227    |               12.04 |
|  235 | CONSTRUCTION OF PARAMEDICAL AND ALLIED HEALTH INSTITUTE AT GULBARGA                                  | STEEL              | HSCL                   | 07/2011                         | 12/2015                                       | 03/2016                                          |                         324.87 |                            325    |                0.04 |
|  236 | REVAMPING OF SINTER MACHINES - 1 AND 2                                                               | STEEL              | RINL                   | 12/2009                         | 10/2016                                       | 06/2017                                          |                         343    |                            488.4  |               42.39 |
|  237 | RESIDENTIAL AND OTHER COMPLEXES FOR THE CAMPUS OF IIT PATNA AT BIHTA                                 | URBAN DEVELOPMENT  | CPWD                   | 02/2012                         | 09/2014                                       | 07/2015                                          |                         171.1  |                            202    |               18.06 |
|  238 | BANGALORE METRO RAIL PROJECT                                                                         | URBAN DEVELOPMENT  | MRTP                   | 05/2006                         | 06/2011                                       | N.A.                                             |                        6395    |                          11609    |               81.53 |

## STATEMENT REFERRED TO IN REPLY TO PART (c) OF LOK SABHA STARRED QUESTION NO 52  DUE FOR ANSWER ON  27.04.2016

## DETAILS OF CENTRAL SECTOR PROJECTS SHOWING TIME AND COST OVERRUNS (as on 01.03.2016)

|   SN | PROJECT                                                                                | SECTOR         | IMPLEMENTIN G AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIO NING (month/year)   | ANTICIPATE D DATE OF COMMISSIO NING (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATE D (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN ^ (%) |   TIME OVERRUN $ (MONTHS) |
|------|----------------------------------------------------------------------------------------|----------------|------------------------|---------------------------------|------------------------------------------------|----------------------------------------------------|--------------------------------|------------------------------------|-----------------------------------------|----------------------|---------------------------|
|    1 | PROTOTYPE FAST BREEDER REACTOR (BHAVINI, 500 MWE)                                      | ATOMIC ENERGY  | BHAVNI                 | 09/2003                         | 09/2010                                        | 09/2016                                            |                        3492    |                            5677    |                                 5166.65 |                62.57 |                        72 |
|    2 | KUDANKULAM APP (NPCIL)                                                                 | ATOMIC ENERGY  | NPCIL                  | 12/2001                         | 12/2008                                        | 05/2016                                            |                       13171    |                           22462    |                                21160    |                70.54 |                        89 |
|    3 | NIGAHI OC EXPANSION PROJECT 10 MTY TO 15 MTY, SINGRAULI                                | COAL           | NCL                    | 10/2007                         | 03/2012                                        | 03/2017                                            |                         259.4  |                             486.57 |                                   91.86 |                87.58 |                        60 |
|    4 | ADRIYALA SHAFT PROJECT                                                                 | COAL           | SCCL                   | 12/2009                         | 03/2013                                        | 03/2016                                            |                         212.34 |                            1228.39 |                                  869.37 |               478.5  |                        36 |
|    5 | RAMAGUNDAM OC-II EXTENSION                                                             | COAL           | SCCL                   | 12/2009                         | 03/2012                                        | 03/2023                                            |                         418.97 |                             489.62 |                                  457.41 |                16.86 |                       132 |
|    6 | RFR OF MANUGURU OC PROJECT                                                             | COAL           | SCCL                   | 11/2012                         | 03/2016                                        | 03/2018                                            |                         430.45 |                             486.27 |                                   93.51 |                12.97 |                        24 |
|    7 | NATIONAL AUTOMOTIVE TESTING AND RD INFRASTRUCTURE PROJECT (NATRIP)                     | HEAVY INDUSTRY | NATIS                  | 04/2011                         | 09/2011                                        | 12/2017                                            |                        1718    |                            3827.3  |                                    0    |               122.78 |                        75 |
|    8 | URAN CHAKAN/SHIKRAPUR LPG PIPELINE                                                     | PETROLEUM      | HPCL                   | 12/2009                         | 10/2014                                        | 03/2017                                            |                         309.81 |                             462.79 |                                  265.72 |                49.38 |                        29 |
|    9 | MANGALORE HASSAN MYSORE SOLUR LPG PIPELINE (MHMSLPL)                                   | PETROLEUM      | HPCL                   | 02/2012                         | 11/2015                                        | 11/2016                                            |                         666    |                             838.08 |                                  579.21 |                25.84 |                        12 |
|   10 | 50MW CAPACITY WIND POWER PROJECT UNDER PHASE II                                        | PETROLEUM      | HPCL                   | 11/2011                         | 03/2013                                        | 10/2016                                            |                         310    |                             370    |                                    0.37 |                19.35 |                        43 |
|   11 | LPG TERMINAL AT KOCHI                                                                  | PETROLEUM      | IOCL                   | 10/2015                         | 10/2017                                        | 02/2018                                            |                         607.06 |                             714.25 |                                   84.88 |                17.66 |                         4 |
|   12 | PARADIP REFINERY PROJECT                                                               | PETROLEUM      | IOCL                   | 02/2009                         | 11/2012                                        | 02/2016                                            |                       29777    |                           34555    |                                31300.5  |                16.05 |                        39 |
|   13 | STRATEGIC CRUDE OIL STORAGE PROJECT AT PADUR                                           | PETROLEUM      | ISPRL                  | 01/2006                         | 01/2012                                        | 05/2016                                            |                         993    |                            1693    |                                 1449.53 |                70.49 |                        52 |
|   14 | STRATEGIC CRUDE OIL STORAGE PROJECT AT MANGALORE                                       | PETROLEUM      | ISPRL                  | 01/2006                         | 10/2011                                        | 03/2016                                            |                         732    |                            1227    |                                 1091.39 |                67.62 |                        53 |
|   15 | UPGRADATION OF CRUDE OIL PUMP STATIONS OF NAHARKATIYA-BARAUNI CRUDE OIL TRUNK PIPELINE | PETROLEUM      | OIL                    | 09/2012                         | 03/2015                                        | 08/2016                                            |                         871.35 |                            1200    |                                  559.57 |                37.72 |                        17 |
|   16 | SECONDARY TANK FARM WITH DEHYDRATION FACILITY AND EFFLUENT TREATMENT PLANT AT MADHUBAN | PETROLEUM      | OIL                    | 07/2011                         | 03/2017                                        | 03/2018                                            |                         352.56 |                             450.55 |                                   10.6  |                27.79 |                        12 |
|   17 | CONVERSION OF RIG SAGAR SAMRAT TO MOBILE OFFSHORE PRODUCTION UNIT(MOPS)                | PETROLEUM      | ONGC                   | 03/2011                         | 05/2013                                        | 04/2016                                            |                         861.79 |                            1256.72 |                                 1011.65 |                45.83 |                        35 |
|   18 | INTEGRATED DEVELOPMENT OF B-127 FIELDS                                                 | PETROLEUM      | ONGC                   | 12/2011                         | 03/2015                                        | 05/2016                                            |                        2059.63 |                            2665.65 |                                 1325.28 |                29.42 |                        14 |
|   19 | RAGHUNATHPUR THERMAL POWER STATION PHASE-I                                             | POWER          | DVC                    | 04/2007                         | 02/2011                                        | 03/2016                                            |                        4122    |                            9606.82 |                                 8222.09 |               133.06 |                        61 |
|   20 | BOKARO THERMAL POWER STATION-A                                                         | POWER          | DVC                    | 08/2006                         | 12/2011                                        | 06/2016                                            |                        2313    |                            4237.67 |                                 3247.07 |                83.21 |                        54 |

| SN                               | PROJECT                                                                      | SECTOR    | IMPLEMENTIN G AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIO NING (month/year)   | ANTICIPATE D DATE OF COMMISSIO NING (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATE D (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN ^ (%) |   TIME OVERRUN $ (MONTHS) |
|----------------------------------|------------------------------------------------------------------------------|-----------|------------------------|---------------------------------|------------------------------------------------|----------------------------------------------------|--------------------------------|------------------------------------|-----------------------------------------|----------------------|---------------------------|
| 21 TUIRIAL HYDRO                 | ELECTRIC PROJECT (60MW) POWER                                                | NEEPCO    |                        | 07/1998                         | 07/2006                                        | 10/2016                                            |                         368.72 |                            1381.71 |                                  972.25 |               274.73 |                       123 |
| 22 KAMENG HYDROELECTRIC (NEEPCO) | PROJECT                                                                      | POWER     | NEEPCO                 | 12/2004                         | 12/2009                                        | 07/2016                                            |                        2496.9  |                            6179.96 |                                 4401.09 |               147.51 |                        79 |
| 23                               | PARE HYDRO ELECTRIC PROJECT                                                  | POWER     | NEEPCO                 | 12/2008                         | 08/2013                                        | 07/2016                                            |                         573.99 |                            1262.27 |                                 1111.17 |               119.91 |                        35 |
| 24                               | PARBATI HEP (4X200 MW) (NHPC) II                                             | POWER     | NHPC                   | 09/2002                         | 09/2009                                        | 12/2018                                            |                        3919.59 |                            8398.76 |                                 5460.85 |               114.28 |                       111 |
| 25                               | TEESTA LOW DAM HEP, STAGE-IV (4X40 MW) (NHPC)                                | POWER     | NHPC                   | 09/2005                         | 09/2009                                        | 09/2016                                            |                        1061.38 |                            2193.08 |                                 1986.06 |               106.63 |                        84 |
| 26                               | KISHANGANGA HEP (3X110 MW)                                                   | POWER     | NHPC                   | 01/2009                         | 01/2016                                        | 11/2016                                            |                        3642.04 |                            5751.47 |                                 4433.49 |                57.92 |                        10 |
| 27                               | BARH STPP(3X660MW) NTPC                                                      | POWER     | NTPC                   | 02/2005                         | 01/2011                                        | 05/2018                                            |                        8692.97 |                           15095.7  |                                11241    |                73.65 |                        88 |
| 28                               | BONGAIGAON THERMAL POWER PROJECT                                             | POWER     | NTPC                   | 01/2008                         | 09/2011                                        | 03/2017                                            |                        4375.35 |                            6749.18 |                                 5824    |                54.25 |                        66 |
| 29                               | TAPOVAN-VISHNUGAD HEP (4X130MW)                                              | POWER     | NTPC                   | 11/2006                         | 03/2013                                        | 12/2018                                            |                        2978.48 |                            3846.3  |                                 2724    |                29.14 |                        69 |
| 30                               | WESTERN REGION STRENGTHENING SCHEME-V                                        | POWER     | PGCIL                  | 12/2007                         | 09/2010                                        | 12/2016                                            |                         477.69 |                             738.48 |                                  597.69 |                54.59 |                        75 |
| 31                               | TRANSMISSION SYSTEM ASSOCIATED WITH PALLATANA GBPP and BPTS.                 | POWER     | PGCIL                  | 02/2010                         | 12/2012                                        | 12/2016                                            |                        2144    |                            2932.88 |                                 2293.9  |                36.79 |                        48 |
| 32                               | SYSTEM STRENGTHENING IN NORTH/WEST PART OF WRFOR IPP PROJECTS IN CHATTISGARH | POWER     | PGCIL                  | 12/2011                         | 08/2014                                        | 12/2016                                            |                        1746.65 |                            2228.71 |                                 1482.93 |                27.6  |                        28 |
| 33                               | NORTH- EAST NORTH WESTERN INTERCONNECTOR I PROJECT                           | POWER     | PGCIL                  | 02/2009                         | 08/2013                                        | 12/2017                                            |                       11130.2  |                           13762.8  |                                11605.2  |                23.65 |                        52 |
| 34                               | KUNADANKULAM APP TRANS SYSTEM (PGCIL)                                        | POWER     | PGCIL                  | 05/2005                         | 11/2008                                        | 12/2016                                            |                        1779.29 |                            2187.32 |                                 1904.95 |                22.93 |                        97 |
| 35                               | SYTEM STRENGTHENING OF SOUTHERN REGION - XIV                                 | POWER     | PGCIL                  | 12/2011                         | 08/2014                                        | 06/2016                                            |                         297.33 |                             346.79 |                                  306.27 |                16.63 |                        22 |
| 36                               | TRANSMISSION SYSTEM FOR CONNECTIVITY OF ESSAR POWER GUJARAT LIMITED          | POWER     | PGCIL                  | 12/2011                         | 02/2014                                        | 03/2016                                            |                         552.44 |                             609.44 |                                  590.1  |                10.32 |                        25 |
| 37                               | TEHRI PUMPED STORAGE PLANT(1000MW)                                           | POWER     | THDCIL                 | 07/2006                         | 02/2016                                        | 09/2019                                            |                        1657    |                            2978.86 |                                 1644.81 |                79.77 |                        43 |
| 38#                              | RAIL-CUM-ROAD BRIDGE AT MUNGER (NL), ECR                                     | RAILWAYS* | ECR                    | 04/2002                         | 03/2009                                        | 03/2016                                            |                         921    |                            3040    |                                 1834.31 |               230.08 |                        84 |
| 39                               | BELAPUR-SEAWOOD-URAN ELECTRIFIED DOUBLE LINE(MTP)                            | RAILWAYS* | MRTP                   | 03/1996                         | 03/2004                                        | 03/2016                                            |                         495.44 |                            1781.98 |                                  440.08 |               259.68 |                       144 |
| 40                               | MUMBAI URBAN TRANSPORT PROJECT PHASE-II                                      | RAILWAYS* | MRTP                   | 04/2008                         | 03/2014                                        | 03/2019                                            |                        5300    |                            7986.04 |                                 2443.62 |                50.68 |                        60 |
| 41                               | MULTI MODAL TRANSPORT SYSTEM(MMTS) PHASE-II HYDERABAD                        | RAILWAYS* | MRTP                   | 04/2012                         | 03/2016                                        | 12/2017                                            |                         632.68 |                             816.55 |                                  135.06 |                29.06 |                        21 |
| 42                               | JIRIBAM TO IMPHAL (TUPUI)(NL)(NEFR)                                          | RAILWAYS* | NFR                    | 04/2003                         | 03/2011                                        | 03/2019                                            |                         727.56 |                            6570.75 |                                 2787.99 |               803.12 |                        96 |
| 43                               | BHAIRABI SAIRONG, NL, NEFR                                                   | RAILWAYS* | NFR                    | 04/2008                         | 04/2014                                        | 03/2018                                            |                         619.34 |                            2820.25 |                                  199.31 |               355.36 |                        47 |
| 44                               | AGARTALA SABROOM, NL, NEFR                                                   | RAILWAYS* | NFR                    | 04/2008                         | 03/2014                                        | 03/2018                                            |                         813.34 |                            2876    |                                  823.83 |               253.6  |                        48 |
| 45                               | KATIHAR - JOGBANI (GC)(NEFR)                                                 | RAILWAYS* | NFR                    | 09/2001                         | 12/2010                                        | 03/2018                                            |                         492.98 |                            1727.27 |                                  743.74 |               250.37 |                        87 |

| SN   | PROJECT                                                                 | SECTOR                      | IMPLEMENTIN G AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIO NING (month/year)   | ANTICIPATE D DATE OF COMMISSIO NING (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATE D (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN ^ (%) |   TIME OVERRUN $ (MONTHS) |
|------|-------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|----------------------------------------------------|--------------------------------|------------------------------------|-----------------------------------------|----------------------|---------------------------|
| 46   | NEW LINE FROM DIMAPUR TO ZUBZA(KOHIMA) NATIONAL PROJECT (NEFR)          | RAILWAYS*                   | NFR                    | 04/2006                         | 03/2015                                        | 03/2020                                            |                         850    |                            2973.42 |                                   10.44 |               249.81 |                        60 |
| 47   | NEW MAYNAGURI TO JOGIGHOPA VIA CHANGRABANDHA (NL),NEFR                  | RAILWAYS*                   | NFR                    | 04/2000                         | 12/2008                                        | 03/2018                                            |                         733    |                            2531.34 |                                 1732.43 |               245.34 |                       111 |
| 48#  | BPUTRA BRIDGE AT BOGIBIL AND LINK LINES NEFR                            | RAILWAYS*                   | NFR                    | 09/1997                         | 04/2008                                        | 06/2017                                            |                        1500    |                            4996.19 |                                 4102.7  |               233.08 |                       110 |
| 49#  | LUMDING-SILCHAR JIRIBAM, BADARPUR- BARAIGRAM KUMARGHAT NATIONAL PROJECT | RAILWAYS*                   | NFR                    | 04/1996                         | 03/2009                                        | 03/2016                                            |                        1676.31 |                            5500    |                                 4769.59 |               228.1  |                        84 |
| 50   | SEVOK RANGPO, NEFR                                                      | RAILWAYS*                   | NFR                    | 04/2008                         | 12/2015                                        | 03/2020                                            |                        1339.48 |                            4190    |                                   88.56 |               212.81 |                        51 |
| 51   | KATAKHAL TO BHAIRABI                                                    | RAILWAYS*                   | NFR                    | 04/1998                         | 12/2012                                        | 03/2016                                            |                         227.9  |                             331.4  |                                  182.22 |                45.41 |                        39 |
| 52#  | CONSTRUCTION OF NL FROM KUMARGHAT- AGARTALA                             | RAILWAYS*                   | NFR                    | 04/1999                         | 03/2007                                        | 03/2016                                            |                         895    |                            1242.25 |                                 1047.1  |                38.8  |                       108 |
| 53#  | UDHAMPUR-SRINAGAR-BARAMULLA (NL),NR                                     | RAILWAYS*                   | NR                     | 03/1995                         | 11/2002                                        | 12/2017                                            |                        2500    |                           20000    |                                10722.7  |               700    |                       181 |
| 54#  | UTRATIA-ZAFRABAD, NR (LINE DOUBLING)                                    | RAILWAYS*                   | NR                     | 04/2006                         | 03/2010                                        | 03/2017                                            |                         325    |                            2434    |                                  419.45 |               648.92 |                        84 |
| 55   | ELECTRIFICATION OF KHURJA-MEERUT- SAHARANPUR AND G'BAD-MEERUT           | RAILWAYS*                   | RE                     | 02/2008                         | 03/2012                                        | 03/2016                                            |                         171.1  |                             275.08 |                                  141.55 |                60.77 |                        48 |
| 56   | KHURDA ROAD - BARANG 3RD LINE (DL) (ECOR)                               | RAILWAYS*                   | RVNL                   | 04/2000                         | 03/2009                                        | 10/2016                                            |                         133.41 |                             318.33 |                                  322.75 |               138.61 |                        91 |
| 57   | RAJATGARH-BARANG(LD),ECOR                                               | RAILWAYS*                   | RVNL                   | 04/1999                         | 02/2009                                        | 04/2016                                            |                         166.16 |                             325.5  |                                  349.36 |                95.9  |                        86 |
| 58   | BHOPAL BINA 3D LINE DOUBLING                                            | RAILWAYS*                   | RVNL                   | 09/2007                         | 03/2010                                        | 06/2017                                            |                         687.2  |                             950    |                                  896.75 |                38.24 |                        87 |
| 59   | SALKA ROAD -ANUPNAGAR LINE DOUBLING                                     | RAILWAYS*                   | RVNL                   | 09/2006                         | 03/2010                                        | 12/2017                                            |                         324.9  |                             385.54 |                                  351.79 |                18.66 |                        93 |
| 60#  | GONDIA-JABALPUR(GC),(SECR)                                              | RAILWAYS*                   | SECR                   | 02/1997                         | 03/1998                                        | 12/2019                                            |                         386.3  |                            1544.4  |                                  590.26 |               299.79 |                       261 |
| 61   | BANKURA - DAMODAR (GC) (SER)                                            | RAILWAYS*                   | SER                    | 03/1998                         | 03/2005                                        | 12/2019                                            |                         111.9  |                            2371.85 |                                  486.25 |              2019.62 |                       177 |
| 62   | TAMLUK DIGHA,LINE DOUBLING (SER)                                        | RAILWAYS*                   | SER                    | 03/1984                         | 06/2005                                        | 12/2019                                            |                         293.97 |                            1428    |                                  466.36 |               385.76 |                       174 |
| 63   | DANGOAPOSI-RAJKHARSWAN 3RD LINE DOUBLING                                | RAILWAYS*                   | SER                    | 04/2010                         | 12/2015                                        | 03/2016                                            |                         309.44 |                             583    |                                  144.66 |                88.4  |                         3 |
| 64   | CHAMPAJHARAN-BIMALGARH DOUBLING EXTENSION                               | RAILWAYS*                   | SER                    | 04/2010                         | 03/2015                                        | 12/2016                                            |                         149.9  |                             230    |                                   68.67 |                53.44 |                        21 |
| 65   | PANIPAT-JALANDHAR 6 LANE(KM 96 TO 387.1 KM)                             | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 05/2009                         | 11/2011                                        | 06/2016                                            |                        1108    |                            2288    |                                 3619.94 |               106.5  |                        55 |
| 66   | MAIBANG TO LUMDING (AS-25), KM.83.400 TO KM.111.000                     | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 04/2009                                        | 03/2016                                            |                         199.81 |                             385.13 |                                    0    |                92.75 |                        83 |

|   SN | PROJECT                                                            | SECTOR                                       | IMPLEMENTIN G AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIO NING (month/year)   | ANTICIPATE D DATE OF COMMISSIO NING (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATE D (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN ^ (%) |   TIME OVERRUN $ (MONTHS) |
|------|--------------------------------------------------------------------|----------------------------------------------|------------------------|---------------------------------|------------------------------------------------|----------------------------------------------------|--------------------------------|------------------------------------|-----------------------------------------|----------------------|---------------------------|
|   67 | MAIBANG TO LUMDING (AS-24), KM.111.000 TO KM.126.450               | ROAD TRANSPORT AND HIGHWAYS                  | NHAI                   | 12/2003                         | 11/2008                                        | 03/2016                                            |                         155.04 |                             280.13 |                                    0    |                80.68 |                        88 |
|   68 | HARANGAJO TO MAIBANG, NH-54                                        | ROAD TRANSPORT AND HIGHWAYS                  | NHAI                   | 12/2003                         | 07/2009                                        | 03/2016                                            |                         196    |                             331.23 |                                    0    |                68.99 |                        80 |
|   69 | BRAHMPUTRA BRIDGE,NH NO-31                                         | ROAD TRANSPORT AND HIGHWAYS                  | NHAI                   | 12/2003                         | 04/2010                                        | 09/2016                                            |                         217.61 |                             309.56 |                                  370.66 |                42.25 |                        77 |
|   70 | GANGA BRIDGE TO RAMDEVI CROSSING PH.II NH-25, KM.75-80.06          | ROAD TRANSPORT AND HIGHWAYS                  | NHAI                   | 12/2003                         | 09/2008                                        | 03/2016                                            |                         155    |                             201.66 |                                  242    |                30.1  |                        90 |
|   71 | HARANGAJO TO MAIBANG (AS-23), KM.126.450 TO KM.140.700             | ROAD TRANSPORT AND HIGHWAYS                  | NHAI                   | 12/2003                         | 02/2009                                        | 03/2016                                            |                         280    |                             361    |                                    0    |                28.93 |                        85 |
|   72 | CHAMBAL BRIDGE, NH-76 (RJ-5)                                       | ROAD TRANSPORT AND HIGHWAYS                  | NHAI                   | 12/2003                         | 02/2010                                        | 05/2017                                            |                         275    |                             281.31 |                                  162.47 |                 2.29 |                        87 |
|   73 | ENNORE MANALI EXPRESS WAY,F/O SPECIAL PURPOSE VEHICLE (SPV)        | SHIPPING AND PORTS                           | PORT TRUST             | 10/2002                         | 03/2006                                        | 03/2016                                            |                         150    |                             600    |                                  139.8  |               300    |                       120 |
|   74 | RAIL CONNECTIVITY TO ICTT AT VALLARPADAM AT COCHIN PORT TRUST      | SHIPPING AND PORTS                           | RVNL                   | 03/2007                         | 04/2009                                        | 08/2016                                            |                         245.67 |                             409.83 |                                  366.2  |                66.82 |                        88 |
|   75 | CONSTRUCTION OF MEDICAL COLLEGE AND HOSPITAL AT GULBARGA           | STEEL                                        | HSCL                   | 05/2005                         | 02/2014                                        | 03/2016                                            |                         768.88 |                            1070.97 |                                 1070.97 |                39.29 |                        25 |
|   76 | CONSTRUCTION AND MAINTEINANCE OF RURAL ROAD UNDER PMGSY PHASE VIII | STEEL                                        | HSCL                   | 10/2011                         | 12/2016                                        | 07/2017                                            |                         175.49 |                             206.71 |                                  134.61 |                17.79 |                         7 |
|   77 | CONSTRUCTION AND MAINTEINANCE OF RURAL ROAD UNDER PMGSY PHASE V    | STEEL                                        | HSCL                   | 03/2007                         | 12/2015                                        | 03/2017                                            |                         149.73 |                             175.94 |                                  175.94 |                17.5  |                        15 |
|   78 | REVAMPING OF SINTER MACHINES - 1 AND 2 STEEL                       | REVAMPING OF SINTER MACHINES - 1 AND 2 STEEL | RINL                   | 12/2009                         | 10/2016                                        | 06/2017                                            |                         343    |                             488.4  |                                   39.17 |                42.39 |                         8 |