Lok Sabha Question No. 1088 (UNSTARRED), answered on 2026-02-05
Subject: Ganga Expressway
Ministry: ROAD TRANSPORT AND HIGHWAYS
Asked by: Shri Kota Srinivasa Poojary, Smt. Lovely Anand, Shri Rajkumar Chahar, Shri Chandan Chauhan

## GOVERNMENT OF INDIA MINISTRY OF ROAD TRANSPORT AND HIGHWAYS

## LOK SABHA UNSTARRED QUESTION  NO.  1088 ANSWERED ON 5 TH  FEBRUARY, 2026

## GANGA EXPRESSWAY

†1088.      Shri Kota Srinivasa Poojary:

Smt. Lovely Anand:

Shri Rajkumar Chahar:

Shri Chandan Chauhan:

## Will the Minister of ROAD TRANSPORT AND HIGHWAYS

सड़क परिवहन औि िाजमार्ग मंत्री

## be pleased to state:

- (a)  the  current  construction  and  commissioning  status  of  the  Ganga Expressway and other access-controlled expressways;
- (b)  the  safety  audits  and  crash  barrier  standards  enforced  before opening these corridors;
- (c)  the  manner  in  which  maintenance  responsibilities  are  being monitored during the defect liability period; and
- (d)  whether any penalties have been imposed on concessionaires for delays or quality deviations and if so, the details thereof?

## ANSWER

THE MINISTER OF ROAD TRANSPORT AND HIGHWAYS (SHRI NITIN JAIRAM GADKARI)

(a) to (d)    The Government in Ministry of Road Transport & Highways is primarily responsible for development and maintenance of National

Highways  (NHs)  in  the  country.   As  far  as  Ganga  expressway  is concerned, the project has been undertaken by the State Government of Uttar Pradesh.

Project-wise details of completed and commissioned expressway on NHs is at Annexure-I and commissioning status of ongoing accesscontrolled  expressway  projects  on  NHs  is  at  Annexure-II.   Delay  in construction  of  these  expressway  has  been  mostly  caused  due  to utility  shifting,  Land  acquisition  delay,  COS  works  due  to  Force Majeure  conditions,  General  arrangement  Drawings  (GAD)  clearance for  ROB,  issue  of  non-reimbursement  of  transportation  cost  of  pond ash by Thermal Power Plants in some States in accordance with the notification dated 25.01.2026 of the Government  in Ministry of Environment, Forest and Climate change, non availability of earth for highway construction in some States due to onerous conditions, etc.

Works  on  NHs  are  carried  out  as  per  standards,  guidelines, manual,  code  of  practice  of  Indian  Roads  Congress  as well  as specifications  for  Road  and  Bridge  Works.  Necessary  road  safety measures inter-alia include provision of service roads, median openings,  merging  and  diverging  facilities,  crash  barriers,  signage boards,  foot  over  bridges,  etc.  are  part  of  the  works.  Further,  Road Safety Audit is carried out for the independent assessment of newly constructed  Expressway  before  opening  them  to  commercial  traffic. All  identified  road  safety  issues,  including  those  related  to  crash barriers, road signage and markings, are addressed before the road is opened to the public.

Compliance to the maintenance requirements is ensured through regular  field  visits  and  inspections  by  the  Authority  Engineer  (AE)  / Independent Engineer (IE) and Authority officers.  Repair of identified defects / issues in the road condition during defect liability period are rectified  by  the  Contractor  /  Concessionaire  within  the  stipulated timelines as per provisions of the Contract Agreement  and  its Schedules.

Actions  against  defaulting  agencies  are  taken  as  per  the provisions  of  the  Contract/  Concession  agreement  in  case  of  any defaults. In addition to termination/debarment/ blacklisting of defaulting agencies, penalties/ liquidated damages are also levied on Contractor for damages/ sub-standard work.

Penalty  amounting  to  Rs  42.76  crore  have  been  imposed  on from  stipulated quality  control  standards  for  access  controlled  Expressway  projects

Contractors/ Concessionaires  for delay/ deviation taken up by the Government.

## ANNEXURE-I

ANNEXURE  REFERRED  TO  IN  REPLY  TO  PARTS  (a)  TO  (d)  OF  LOK SABHA UNSTARRED QUESTION NO. 1088 FOR ANSWER ON 05.02.2026 ASKED BY SHRI KOTA SRINIVASA POOJARY, SMT. LOVELY ANAND, SHRI  RAJKUMAR  CHAHAR,  SHRI  CHANDAN  CHAUHAN  REGARDING "GANGA EXPRESSWAY "

Details of completed and commissioned National Expressway works

|   Sl No | Name of Expressway                                                                                                           |   Length inKm | Actual date of commissioning   |
|---------|------------------------------------------------------------------------------------------------------------------------------|---------------|--------------------------------|
|       1 | DME, Pkg.-I: Delhi-Meerut Expressway from Km. 0.00 to Km. 8.716 (Nizamuddin to U.P. Gate) in Delhi on Hybrid Annuity Mode    |         8.716 | 28.06.2018                     |
|       2 | DME, Pkg.-II: Delhi-Meerut Expressway from Km. 8.716 to Km. 28.000 (U.P. Border to Dasna) in UP on Hybrid Annuity Mode       |        19.284 | 31.03.2021                     |
|       3 | DME, Pkg.-IV: Greenfield Delhi-Meerut Expressway from Dasna to Meerut (Km. 27.740 to Km59.777) in UP on EPC Mode             |        31.777 | 31.03.2021                     |
|       4 | EPE, Pkg.-I: 6-lane of Eastern Peripheral Expressway from km 1.000 to km 22.00 in the States of Haryana and Uttar Pradesh    |        21     | 26.05.2018                     |
|       5 | EPE, Pkg.-II: 6-lane of Eastern Peripheral Expressway from km 22.000 to km 46.500 in the States of Haryana and Uttar Pradesh |        24.5   | 26.05.2018                     |
|       6 | EPE, Pkg.-III: 6-lane of Eastern Peripheral Expressway from km 46.500 to km 71.00 in the State of Uttar Pradesh              |        24.5   | 26.05.2018                     |

<!-- image -->

|   Sl No | Name of Expressway                                                                                                                                                       | Length inKm   | Actual date of commissioning   |
|---------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------------|--------------------------------|
|       7 | EPE, Pkg.-IV: 6-lane of Eastern Peripheral Expressway from Km 71.000 to Km 93.000 in the state of Uttar Pradesh                                                          | 22            | 26.05.2018                     |
|       8 | EPE, Pkg.-V: 6-lane of Eastern Peripheral Expressway from Km 93.000 to Km 114.000 in the States of Haryana and UP.                                                       | 21            | 26.05.2018                     |
|       9 | EPE, Pkg.-VI: 6-lane of Eastern Peripheral Expressway from Km 114.000 to Km 136.000 in the State of Haryana.                                                             | 22            | 26.05.2018                     |
|      10 | Delhi-Vadodara Greenfield Alignment (NH-148N) (Pkg-01) (Ch. 0+000 to Ch. 18+461) [Sohna-Gurugram Road (NH-248A) near Alipur Village and ending before KMP Expressway]    | 18+461        | 10-02-2023                     |
|      11 | Delhi-Vadodara Greenfield Alignment (NH-148N) (Pkg-02) (Ch. 18+500 to Ch. 47+000)[Expressway starting before KMP Expressway and ending at Ch. 47+000 near Khanpur Ghati] | 28+500        | 10-02-2023                     |
|      12 | Delhi-Vadodara Greenfield Alignment (NH-148N) (Pkg-03) (Ch. 47+000 to Ch. 78+800) [starting near Khanpur Ghati and ending at HR/RJ Border]                               | 31+800        | 10-02-2023                     |
|      13 | Delhi-Vadodara Greenfield Alignment (NH-148N) (Pkg-04) (Ch. 78+800 to Ch. 115+700) [HR/Rajasthan Border to Junction with SH-44]                                          | 36+900        | 26-06-2022                     |
|      14 | Delhi-Vadodara Greenfield Alignment (NH-148N) (Pkg-05) (Ch.115+700 to Ch. 151+840) [Junction atSH-44 to Junction Keshopura road]                                         | 36+140        | 28-06-2022                     |
|      15 | Delhi Vadodara Expressway Section of NE-4 Package-29                                                                                                                     | 22.50         | 16.05.2023                     |
|      16 | Delhi Vadodara Expressway Section of NE-4 Package-30                                                                                                                     | 21.50         | 09.01.2026                     |
|      17 | Vadodara Mumbai Expressway Section of NE-4 Package I                                                                                                                     | 23.74         | 03.08.2022                     |
|      18 | Vadodara Mumbai Expressway Section of NE-4 Package II                                                                                                                    | 32.00         | 09.01.2024                     |
|      19 | Vadodara Mumbai Expressway Section of NE-4 Package III                                                                                                                   | 31.00         | 10.01.2024                     |

<!-- image -->

|   Sl No | Name of Expressway                                                                                                                                                      |   Length inKm | Actual date of commissioning   |
|---------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------------|--------------------------------|
|      20 | Vadodara Mumbai Expressway Section of NE-4 Package IV                                                                                                                   |         13    | 02-04-2024                     |
|      21 | Ahmedabad - Dholera (Pkg III) from km. 48.52 to km. 71.06) [Vejallka Village - Start of DSIR zone]                                                                      |         22.54 | 28.10.2025                     |
|      22 | Ahmedabad - Dholera (Pkg IV) from km. 71.06 to km. 109.019) [Start of DSIR zone - Adhelai Village]                                                                      |         37.96 | 10.06.2025                     |
|      23 | Four Laning of Ahmedabad-Vadodara Expressway from km.0.000 to km 93.302                                                                                                 |         93.3  | 01.10.2004                     |
|      24 | Delhi-Mumbai Expressway-MP Portion (NE-4)                                                                                                                               |        244.5  | 20.09.2023                     |
|      25 | Delhi Amritsar Katra Package-3                                                                                                                                          |         30.6  | 21-05-2024                     |
|      26 | Delhi Amritsar Katra Package-4                                                                                                                                          |         28.85 | 25-09-2024                     |
|      27 | Delhi-Vadodara 8-lane carriageway starting at Junction with Keshopura Road to Junction with NH-11 (km 151+84 to 183+0) Green Filed Alignment under BM, NE-4 (Package-6) |         31.16 | 10.03.2022                     |
|      28 | Delhi-Vadodara 8-lane carriageway starting near Junction with NH-11 to start of ROB near junction with NH-11A (km 183 to 214.26) NE-4 (Package-7)                       |         31.26 | 30.06.2022                     |
|      29 | Delhi-Vadodara 8-lane carriageway (km 214.26 to 247.31) Green Filed Alignment under BM, NE-4 (Package-8)                                                                |         33.05 | 06.02.2023                     |
|      30 | Delhi-Vadodara 8-lane carriageway (km 247.31 to 292.95) Green Filed Alignment under BM, NE-4 (Package-9)                                                                |         45.64 | 31.12.2023                     |
|      31 | Delhi - Vadodara [starting from Hardeoganj Village near Indergarh to Major Bridge on Maj River (Ch. 319.40 to 331.030), NE-4 (Package-11]                               |         11.63 | 30.11.2023                     |
|      32 | Delhi - Vadodara [starting near Major Bridge on Mej River - Junction on SH-37A (Ch. 331.030 to 359.170), NE-4 (Package-12]                                              |         28.14 | 21.05.2024                     |
|      33 | Delhi - Vadodara [Junction with SH-37A to Junction with NH- 76 (km. 359.170 to 388.42), NE-4 (Package-13]                                                               |         29.25 | 28.07.2024                     |

<!-- image -->

|   Sl No | Name of Expressway                                                                                                                                          |   Length inKm | Actual date of commissioning   |
|---------|-------------------------------------------------------------------------------------------------------------------------------------------------------------|---------------|--------------------------------|
|      34 | Delhi - Vadodara [Junction with NH- 76 to Junction with NH-12 near village Ummedpura] (Ch 388.42 to Ch. 419), NE-4 (Package-14]                             |        30.58  | 31.12.2024                     |
|      35 | Delhi-Vadodara [Start of Bridge near Manoharpur to Rajasthan/MP Border (km. 427.3 to 452.425), NE-4 (Package-16]                                            |        25.125 | 30.12.2023                     |
|      36 | 4-lane Green Field Expressway Spur from Delhi-Vadodara Greenfield expressway near Bandikui to Jaipur in Bharatmala Pariyojana Ph-I in Rajasthan (HAM) NE-4C |        66.916 | 01.06.2025                     |

## ANNEXURE-II

ANNEXURE  REFERRED  TO  IN  REPLY  TO  PARTS  (a)  TO  (d)  OF  LOK SABHA UNSTARRED QUESTION NO. 1088 FOR ANSWER ON 05.02.2026 ASKED BY SHRI KOTA SRINIVASA POOJARY, SMT. LOVELY ANAND, SHRI RAJKUMAR CHAHAR, SHRI CHANDAN CHAUHAN REGARDING " GANGA EXPRESSWAY "

## Commissioning status of ongoing expressway works

|   Sl No | Expressway                                                                                                                                                                                                  |   Length inKm | Physical progress in%   | Original Target date of commissioning   | Actual/ Likely date of commissioning   |
|---------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------------|-------------------------|-----------------------------------------|----------------------------------------|
|       1 | 6L Elevated Kanpur - Lucknow (Expressway) Pkg-1 from Km. 10+980 to Km. 28+500                                                                                                                               |        17.52  | 93.55                   | 30.07.2025                              | 31.03.2026                             |
|       2 | 6L Greenfield Kanpur - Lucknow (Expressway) Pkg II from km. 28.500 to km. 73.744                                                                                                                            |        45.244 | 99.77                   | 08.05.2025                              | 28.02.2026                             |
|       3 | Construction of 6-lane Greenfield Varanasi-Ranchi-Kolkata Expressway (Pkg-1) from junction with NH-19 &Varanasi Ring Road near Rewasa village to Junction with Chandauli-Chainpur road near Khianti village |        27     | 26.72%                  | 24.11.2026                              | 19.05.2027                             |
|       4 | Delhi-Amritsar-Katra Expressway Pkg-14                                                                                                                                                                      |        44.6   | 80.70%                  | 25.09.2024                              | 31.05.2026                             |
|       5 | Delhi-Amritsar-Katra Expressway Pkg-15                                                                                                                                                                      |        35.15  | 88.50%                  | 25.09.2024                              | 31.07.2026                             |
|       6 | Delhi-Amritsar-Katra Expressway Pkg-16                                                                                                                                                                      |        20.385 | 92%                     | 26.09.2024                              | 20.06.2026                             |
|       7 | Delhi-Amritsar-Katra Expressway Pkg-17                                                                                                                                                                      |        26.8   | 53.90%                  | 13.06.2025                              | 15.09.2026                             |
|       8 | Delhi-Amritsar-Katra Expressway Pkg-18                                                                                                                                                                      |        15.3   | 51.82%                  | 19.11.2025                              | 26.08.2026                             |
|       9 | Delhi Vadodara Expressway Section of NE-4 Package-26                                                                                                                                                        |        32.83  | 72%                     | 31.08.2024                              | 31.03.2026                             |

|   Sl No | Expressway                                                                                          |   Length inKm | Physical progress in%   | Original Target date of commissioning   | Actual/ Likely date of commissioning   |
|---------|-----------------------------------------------------------------------------------------------------|---------------|-------------------------|-----------------------------------------|----------------------------------------|
|      10 | Delhi Vadodara Expressway Section of NE-4 Package-27                                                |         26.35 | 94%                     | 14.02.2024                              | 28.02.2026                             |
|      11 | Delhi Vadodara Expressway Section of NE-4 Package-28                                                |         25.23 | 96%                     | 15.11.2023                              | 31.03.2026                             |
|      12 | Delhi Vadodara Expressway Section of NE-4 Package-31                                                |         19.46 | 95%                     | 18.05.2023                              | 28.02.2026                             |
|      13 | Vadodara Mumbai Expressway Section of NE-4 Package V                                                |         24.57 | 95.00%                  | 31-10-2021                              | 31-03-2026                             |
|      14 | Vadodara Mumbai Expressway Section of NE-4 Package VI                                               |         36.93 | 98.90%                  | 11-12-2023                              | 30-11-2024                             |
|      15 | Vadodara Mumbai Expressway Section of NE-4 Package VII                                              |         27.5  | 97.05%                  | 09-11-2023                              | 31-12-2024                             |
|      16 | Vadodara Mumbai Expressway Section of NE-4 Package VIII                                             |         35.4  | 4.85%                   | 02-03-2026                              | Termination notice issued              |
|      17 | Vadodara Mumbai Expressway Section of NE-4 Package IX                                               |         26.6  | 21.75%                  | 13-10-2025                              | 30-06-2026                             |
|      18 | Vadodara Mumbai Expressway Section of NE-4 Package X                                                |         24.6  | 36.25%                  | 21-03-2024                              | 15-11-2026                             |
|      19 | Ahmedabad - Dholera (Pkg I) from km. 0.00 to km. 22.00) [Sardar Patel Ring Road - Sindhrej Village] |         22    | 99.8                    | 11.01.2024                              | 31.01.2026                             |

|   Sl No | Expressway                                                                                      |   Length inKm | Physical progress in%   | Original Target date of commissioning   | Actual/ Likely date of commissioning                         |
|---------|-------------------------------------------------------------------------------------------------|---------------|-------------------------|-----------------------------------------|--------------------------------------------------------------|
|      20 | Ahmedabad - Dholera (Pkg II) from km. 22.00 to km. 48.52) [Sindhrej Village - Vejallka Village] |         26.52 | 99.58                   | 21.01.2024                              | 15.02.2026                                                   |
|      21 | Bangalore-Chennai Expressway Phase I, Package-I of NE-7                                         |         27.1  | 98.99                   | 15.05.2024                              | 04.09.2025                                                   |
|      22 | Bangalore-Chennai Expressway- Phase I, Package-II of NE-7                                       |         27.1  | 99.8                    | 16.05.2024                              | 04.09.2025                                                   |
|      23 | Bangalore-Chennai Expressway- Phase I, Package-III of NE-7                                      |         17.5  | 99.97                   | 31.05.2024                              | 04.09.2025                                                   |
|      24 | 4 lane Bangalore to Chennai Expressway (Gudipala to Walajahpet) section of NE-7 (P-1)           |         24    | 94%                     | 28.05.2024                              | 28.02.2026                                                   |
|      25 | 4 lane Bangalore - Chennai Expressway (Walajahpet - Arakonam) section of NE-7 (P-2)             |         24.5  | 93%                     | 14.07.2024                              | 30.04.2026                                                   |
|      26 | 4 Lane Bangalore Chennai Expressway (Arakonam to Kancheepuram) section of NE-7 - (P-3)          |         25.5  | 54%                     | 29.07.2024                              | Work stopped due to financial constraints of Concessionaire. |
|      27 | 4 Bangalore - Chennai Expressway (Kanchepuram to Sriperumbudur) section of NE-7 (P-4)           |         31.7  | 84%                     | 09.07.2024                              | 31.07.2026                                                   |
|      28 | Ujjain-Garoth Partial Expressway (NH-752D)                                                      |        136.5  | 99%                     | 31.12.2023                              | 06.09.2025                                                   |

|   Sl No | Expressway                                                                                                                          |   Length inKm | Physical progress in%   | Original Target date of commissioning   | Actual/ Likely date of commissioning                                                       |
|---------|-------------------------------------------------------------------------------------------------------------------------------------|---------------|-------------------------|-----------------------------------------|--------------------------------------------------------------------------------------------|
|      29 | Bangalore Chennai Expressway from km.71.000 to Km 96.000 (Bethamangala in the state of Karnataka to Byreddypalli) (Phase- II Pkg-I) |         25    | 98.45                   | 09.10.2024                              | PCC has been issued w.e.f 29.12.2025. However, this corridor is not yet opened to traffic. |
|      30 | Bangalore Chennai Expressway from km 96.000 To 127.000 (Byreddypalli to Bangarupalem) (Phase-II Pkg-II)                             |         31    | 82.75                   | 07.06.2025                              | 17.06.2026                                                                                 |
|      31 | Bangalore Chennai Expressway from km.127.000 to Km 156.000 (Bangarupalem to Gudipala section) (Phase-II Pkg-III)                    |         29    | 99.46                   | 03.10.2024                              | PCC has been issued w.e.f 07.08.2025. However, this corridor is not yet opened to traffic. |
|      32 | Delhi Amritsar Katra Package-1                                                                                                      |         34    | 99.91                   | 26.12.2023                              | 04.11.2025                                                                                 |
|      33 | Delhi Amritsar Katra Package-2                                                                                                      |         26.8  | 99.89                   | 13.01.2024                              | 25.12.2024                                                                                 |
|      34 | Delhi Amritsar Katra Package-5                                                                                                      |         37.67 | 99.2                    | 22-05-2024                              | 28.02.2026                                                                                 |
|      35 | Delhi Amritsar Katra Package-6                                                                                                      |         30.91 | 95.35%                  | 21.05.2024                              | Project completed on 09.05.2024. Traffic not commissioned yet                              |
|      36 | Delhi Amritsar Katra Package-7                                                                                                      |         36.94 | 95.33%                  | 09.07.2024                              | 25.03.2026                                                                                 |
|      37 | Delhi Amritsar Katra Package-8                                                                                                      |         35.09 | 31.08%                  | 13.03.2025                              | Project is under Foreclosure/Termination                                                   |
|      38 | Delhi Amritsar Katra Package-9                                                                                                      |         43.04 | 70.60%                  | 16.07.2024                              | 30.06.2026                                                                                 |
|      39 | Delhi Amritsar Katra Package-10                                                                                                     |         39.5  | 62.99%                  | 09.07.2024                              | Project is under Foreclosure/Termination                                                   |

|   Sl No | Expressway                                                                                                                                    |   Length inKm | Physical progress in%                | Original Target date of commissioning   | Actual/ Likely date of commissioning     |
|---------|-----------------------------------------------------------------------------------------------------------------------------------------------|---------------|--------------------------------------|-----------------------------------------|------------------------------------------|
|      40 | Delhi Amritsar Katra Package-11                                                                                                               |         43.02 | 43.45%                               | 14.11.2024                              | Project is under Foreclosure/Termination |
|      41 | Delhi Amritsar Katra Package-12                                                                                                               |         35.28 | 25.77%                               | 20.02.2027                              | 20.02.2027                               |
|      42 | Delhi Amritsar Katra (Amritsar Connectivity) Spur-1                                                                                           |         16.9  | 28.64                                | 16.04.2026                              | 31.03.2028                               |
|      43 | Delhi Amritsar Katra (Amritsar Connectivity) Spur-2                                                                                           |         30.5  | The EPC Contract has been terminated | The EPC Contract has been terminated    | The EPC Contract has been terminated     |
|      44 | Delhi Amritsar Katra (Amritsar Connectivity) Spur-3                                                                                           |         28.07 | 29.7                                 | 26.10.2024                              | 30.11.2026                               |
|      45 | Delhi - Vadodara [End of Interchange on NH-166 near village Mui to Hardeoganj village near Indergarh (Ch 292.95 to 319.40), NE-4 (Package-10] |         26.45 | 94.62%                               | 21.05.2023                              | 31.03.2026                               |
|      46 | Delhi - Vadodara [Junction with NH-12 to Start of Bridge near Manoharpura] (Ch 419.00 to 427.30), NE-4 (Package-15]                           |          8.3  | 90.03%                               | 04.01.2024                              | 31.03.2026                               |
|      47 | Construction of 8-lane access controlled Expressway from km. 77 to 103.400 (Ganjad to Talasari section of VME), Pkg-XI on HAM basis.          |         26.4  | 99.85                                | 17-05-2024                              | 28.02.2026                               |
|      48 | Construction 8-lane access controlled Expressway from km. 50.700 to 77 (Masvan to Ganjad section of VME), Pkg-XII on HAMbasis.                |         26.3  | 97.91                                | 22-03-2024                              | 28.02.2026                               |

| Sl No Expressway                                                                                                                                                                |   Length inKm |   Physical progress in% | Original Target date of commissioning   | Actual/ Likely date of commissioning   |
|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------------|-------------------------|-----------------------------------------|----------------------------------------|
| 49 Construction 8-lane access controlled Expressway from km. 26.582 to 50.70 of Main Expressway and km.0 to 3 of SPUR (Shirsad to Masvan section of VME), Pkg-XIII on HAMbasis. |         27.18 |                   91.2  | 08-02-2024                              | 31.03.2026                             |
| 50 Construction 8-lane access controlled Expressway from km. 3.000 to 20.200 (Shirsad to Akloli section -SPUR of VME), Pkg-XIV on HAMbasis.                                     |         17.2  |                   90.06 | 11-05-2024                              | 28.02.2026                             |
| 51 Construction 8-lane access controlled Expressway from km. 20.200 to 38.200 (Akloli to Amne section -SPUR of VME), Pkg-XV on HAMbasis.                                        |         18    |                   90.05 | 11-05-2024                              | 28.02.2026                             |
| 52 Construction 8-lane access controlled Expressway from km. 38.200 to 45.200 (Borivali to sange Secton - SPUR of VME), Pkg- XVA on HAMbasis.                                   |          7    |                   88    | 31.03.2024                              | 31.03.2026                             |
| 53 Construction of 8-lane access controlled Expressway from km. 45.200 to 69.800 (Amne to Bhoj section - SPUR of VME) basis, Pkg-XVI on HAMbasis.                               |         24.6  |                   92.7  | 31-10-2024                              | 31.03.2026                             |
| 54 Construction 8-lane access controlled Expressway from Km 69.700 to Km 79.783(Bhoj to Morbe -Spur) Section of VME, Pkg-XVII on HAMbasis.                                      |          9.98 |                   84.25 | 17-07-2025                              | 31.03.2026                             |
| 55 Surat-Nashik-Ahmednagar- Solapur-MH/KTN Border (Greenfield stretch Package-XIV)                                                                                              |         36.4  |                   36.44 | 02.10.2026                              | 02.10.2026                             |

*****