Lok Sabha Question No. 406 (UNSTARRED), answered on 2016-02-25
Subject: Projects of CIL/NLC
Ministry: COAL
Asked by: E. T. MOHAMMED BASHEER, SUNIL KUMAR SINGH, SAUGATA ROY

## GOVERNMENT OF INDIA MINISTRY OF COAL LOK SABHA UNSTARRED QUESTION NO.406 TO BE ANSWERED ON 25.02.2016

## Projects of CIL/NLC

406. SHRI E.T. MOHAMMED BASHEER: SHRI SUNIL KUMAR SINGH: PROF. SAUGATA ROY:

Will the Minister of COAL be pleased to state:

- a) The total number of projects of Coal India Limited(CIL) / Neyveli Lignite Corporation (NLC) Limited worth Rs. 100 crores and more;
- b) Whether any of these projects have been delayed;
- c) If so, the details thereof and reasons therefore and the current status of  the said projects along with the time over-run and cost-escalation;
- d) The steps taken by the Government for the speedy implementation of these projects;
- e) Whether a large number of coal projects are pending due to environmental and forestry clearances for these projects;
- f) If so, the details there of and the steps taken by the Government in this regard?

## ANSWER

## MINISTER  OF  STATE  (INDEPENDENT  CHARGE)  IN  THE  MINISTRY  OF  COAL, POWER AND NEW AND RENEWABLE ENERGY  (SHRI PIYUSH GOYAL)

(a) to (f) : 85  projects  of  Coal  India  Limited  worth  costing  Rs.  100  Crores  and  above  are under  implementation.    The  current  status  and  reasons  for  delay  if  any,  of  the  above  projects along with the time over-run has been attached as Annexure . There is no cost escalation in these projects.

Five  projects  of  Neyveli  Lignite  Corporation  (NLC)  Limited  worthRs.  100  crores  and more are under implementation.

1. Neyveli New Thermal Power Project  ( 2 x 500 MW)
2. Expansion of Mine-I (Area Expansion) & Expansion of Mine-IA (3 MTPA to 7 MTPA)
3. Bithnok   Lignite Mine (2.25 MTPA)  cum Power Project (250 MW)
4. Barsingsar  TPS  Extension  Power  project  (250  MW)  linked  to  Hadla  Mine  Project (1.9 MTPA)    and
5. Wind power project (51 MW).

All  the  above  projects  are  in  the  implementation  stage.  However  the  wind  project  (51 MW) of NLC Ltd., is delayed by 21 months owing to the delay in supply and erection by the Contractor.

Projects  costing  more  than  Rs  500  Crores  and  with  capacity  of  3  Mty  and  above  are reviewed by the Secretary, Ministry of Coal on Quarterly basis. Performance of all projects of Rs. 150  crores  and  above  is  monitored  by  Ministry  of  Statistics  and  Programme  Implementation (MOSPI) through Online Computerised Monitoring System (OCMS).

Further, to  expedite  the  implementation  of  these  projects,  regular  inter-ministerial meetings are held. Monthly review meeting under the chairmanship of Secretary (Coal) is held through  online  Coal  Project  Monitoring  Portal  to  resolve  pending  issues  of  coal  projects  with MoEF&CC, Railways and other central ministries.  Officials of Ministry of Coal also regularly interacts  with  State  officials  to  pursue  critical  issues  such  as  land  acquisition  /  possession, environment  &  forest  clearances,  relief  and  rehabilitation  issues,  and  law  and  order  situation amongst a gamut of related areas.

<><><><>

| STATUS OF ON-GOING PROJECTS COSTING RS.100 CRORES AND ABOVE IN COAL INDIA LIMITED AS ON 31.01.2016   | STATUS OF ON-GOING PROJECTS COSTING RS.100 CRORES AND ABOVE IN COAL INDIA LIMITED AS ON 31.01.2016   | STATUS OF ON-GOING PROJECTS COSTING RS.100 CRORES AND ABOVE IN COAL INDIA LIMITED AS ON 31.01.2016   | STATUS OF ON-GOING PROJECTS COSTING RS.100 CRORES AND ABOVE IN COAL INDIA LIMITED AS ON 31.01.2016   | STATUS OF ON-GOING PROJECTS COSTING RS.100 CRORES AND ABOVE IN COAL INDIA LIMITED AS ON 31.01.2016   | STATUS OF ON-GOING PROJECTS COSTING RS.100 CRORES AND ABOVE IN COAL INDIA LIMITED AS ON 31.01.2016   | STATUS OF ON-GOING PROJECTS COSTING RS.100 CRORES AND ABOVE IN COAL INDIA LIMITED AS ON 31.01.2016   | STATUS OF ON-GOING PROJECTS COSTING RS.100 CRORES AND ABOVE IN COAL INDIA LIMITED AS ON 31.01.2016   | STATUS OF ON-GOING PROJECTS COSTING RS.100 CRORES AND ABOVE IN COAL INDIA LIMITED AS ON 31.01.2016   | STATUS OF ON-GOING PROJECTS COSTING RS.100 CRORES AND ABOVE IN COAL INDIA LIMITED AS ON 31.01.2016   | Annexure                                                                                                                                 |
|------------------------------------------------------------------------------------------------------|------------------------------------------------------------------------------------------------------|------------------------------------------------------------------------------------------------------|------------------------------------------------------------------------------------------------------|------------------------------------------------------------------------------------------------------|------------------------------------------------------------------------------------------------------|------------------------------------------------------------------------------------------------------|------------------------------------------------------------------------------------------------------|------------------------------------------------------------------------------------------------------|------------------------------------------------------------------------------------------------------|------------------------------------------------------------------------------------------------------------------------------------------|
| SL                                                                                                   | SUB                                                                                                  | PROJECT                                                                                              | TYPE                                                                                                 | Date of Sanc                                                                                         | Capacity (Mty)                                                                                       | Sanction Capital (Rs. Crs)                                                                           | Sch. Date of Completion                                                                              | Ant. Date of Completion                                                                              | Actual Production till Dec'15 (Mte)                                                                  | STATUS                                                                                                                                   |
| 1                                                                                                    | BCCL                                                                                                 | BLOCK-II UG CM(I/II SEAM)                                                                            | UG                                                                                                   | Dec-09                                                                                               | 0.45                                                                                                 | 113.37                                                                                               | Mar-14                                                                                               | Mar-19                                                                                               |                                                                                                      | Delayed due to signing of agreement by one of the parties of Consortium.                                                                 |
| 2                                                                                                    | BCCL                                                                                                 | KAPURIA BLOCK                                                                                        | UG                                                                                                   | Aug-11                                                                                               | 2.00                                                                                                 | 988.35                                                                                               | Mar-17                                                                                               | Mar-17                                                                                               |                                                                                                      | On Schedule                                                                                                                              |
| 3                                                                                                    | BCCL                                                                                                 | MOONIDIH XV SEAM                                                                                     | UG                                                                                                   | Aug-11                                                                                               | 1.50                                                                                                 | 1230.27                                                                                              | Mar-19                                                                                               | Mar-19                                                                                               |                                                                                                      | Delayed due to acquisition of land for handing over of site to bidder.                                                                   |
| 4                                                                                                    | BCCL                                                                                                 | MURAIDIH-CM SM-III/II/I                                                                              | UG                                                                                                   | Feb-11                                                                                               | 2.00                                                                                                 | 339.88                                                                                               | Mar-15                                                                                               | Mar-16                                                                                               |                                                                                                      | Delayed due to acquisition of land and approval of DPR.                                                                                  |
| 5                                                                                                    | BCCL                                                                                                 | NORTH TISRA & SOUTH TISRA                                                                            | OC                                                                                                   | Feb-14                                                                                               | 6.00                                                                                                 | 555.52                                                                                               | Mar-21                                                                                               | Mar-21                                                                                               | 1.99                                                                                                 | On Schedule                                                                                                                              |
| 6                                                                                                    | CCL                                                                                                  | AMRAPALI                                                                                             | OC                                                                                                   | Feb-12                                                                                               | 12.00                                                                                                | 858.11                                                                                               | Mar-19                                                                                               | Mar-19                                                                                               | 3.00                                                                                                 | On Schedule                                                                                                                              |
| 7                                                                                                    | CCL                                                                                                  | ASHOK EXPN.(10 MTY)                                                                                  | OC                                                                                                   | Dec-07                                                                                               | 10.00                                                                                                | 341.63                                                                                               | Mar-11                                                                                               | Mar-17                                                                                               | 7.40                                                                                                 | (i)Initially delayed due to delay in release of forest land, which is in possession now (ii) Land authentication and Law & order problem |
| 8                                                                                                    | CCL                                                                                                  | CHURI-BENTICM                                                                                        | UG                                                                                                   | Aug-07                                                                                               | 0.81                                                                                                 | 165.51                                                                                               | Mar-11                                                                                               | Mar-16                                                                                               | 0.00                                                                                                 | Delayed due to FC and site hand over                                                                                                     |
| 9                                                                                                    | CCL                                                                                                  | GOVINDPUR PH-II                                                                                      | OC                                                                                                   | Dec-09                                                                                               | 1.20                                                                                                 | 142.11                                                                                               | Mar-14                                                                                               | Mar-15                                                                                               | 1.34                                                                                                 | Delayed due to delay in release of forest land                                                                                           |
| 10                                                                                                   | CCL                                                                                                  | KARMA                                                                                                | OC                                                                                                   | Jun-09                                                                                               | 1.00                                                                                                 | 162.46                                                                                               | Mar-14                                                                                               | Mar-17                                                                                               | 0.47                                                                                                 | Delayed due to delay in release of Forest land & land Authentication                                                                     |
| 11                                                                                                   | CCL                                                                                                  | MAGADH EXPN.                                                                                         | OC                                                                                                   | Aug-08                                                                                               | 20.00                                                                                                | 706.40                                                                                               | Mar-17                                                                                               | Mar-17                                                                                               | 0.20                                                                                                 | Delayed due to delay in land authentication, coal evacuation problem and delay in handing over of forest land                            |
| 12                                                                                                   | CCL                                                                                                  | NORTH URIMARI                                                                                        | OC                                                                                                   | Dec-07                                                                                               | 3.00                                                                                                 | 179.87                                                                                               | Mar-12                                                                                               | Mar-17                                                                                               | 0.82                                                                                                 | Delayed due to delay in hand over of forest land, which in progress.                                                                     |
| 13                                                                                                   | CCL                                                                                                  | PAREJ EAST                                                                                           | UG                                                                                                   | May- 08                                                                                              | 0.51                                                                                                 | 128.89                                                                                               | Mar-12                                                                                               | Mar-22                                                                                               | 0.62                                                                                                 | Delayed due to delay in release of forest land                                                                                           |
| 14                                                                                                   | CCL                                                                                                  | PURNADIH                                                                                             | OC                                                                                                   | Jul-08                                                                                               | 3.00                                                                                                 | 210.98                                                                                               | Mar-13                                                                                               | Mar-16                                                                                               | 1.70                                                                                                 | Delayed due to delay in FC and authentication & possession of non forest land.                                                           |
| 15                                                                                                   | CCL                                                                                                  | RAJRAPPA (RCE)                                                                                       | OC                                                                                                   | Dec-09                                                                                               | 3.00                                                                                                 | 510.85                                                                                               | Mar-16                                                                                               | Mar-16                                                                                               | 1.00                                                                                                 | On Schedule                                                                                                                              |
| 16                                                                                                   | CCL                                                                                                  | ROHINI EXPN.(EPR)                                                                                    | OC                                                                                                   | Sep-08                                                                                               | 2.00                                                                                                 | 105.67                                                                                               | Mar-11                                                                                               | Mar-17                                                                                               | 0.17                                                                                                 | Delayed due to delay in release of forest land                                                                                           |

|   17 | CCL   | TAPIN                      | OC   | Aug-08   |   2.50 |   264.68 | Mar-12   | Mar-16   |   0.82 | Delayed due to delay in receiving forestry clearance and handing over of site   |
|------|-------|----------------------------|------|----------|--------|----------|----------|----------|--------|---------------------------------------------------------------------------------|
|   18 | ECL   | CHITRA EAST(2.50 Mty.)     | OC   | Aug-07   |   2.5  |   112.69 | Mar-13   | Mar-16   |   1.15 | Delay in FC, legal handover of J.B land and transfer of Govt.land               |
|   19 | ECL   | HURA C                     | OC   | Sep-15   |   3    |   359.69 | Mar-22   | Mar-22   |   0    | On Schedule                                                                     |
|   20 | ECL   | JHANJRA 2ND CM(UCE)        | UG   | May- 11  |   0.51 |   147.2  | Mar-15   | Mar-16   |   1.06 | Delay in finalization of tender                                                 |
|   21 | ECL   | JHANJRA LOW HEIGHT CM      | UG   | Feb-15   |   0.72 |   127.72 | Mar-18   | Mar-18   |   0    | On Schedule                                                                     |
|   22 | ECL   | JHANJRA PSLW(R-VI)         | UG   | Nov-06   |   1.7  |   287.17 | Mar-10   | Mar-17   |   0    | Delay in finalization of tender                                                 |
|   23 | ECL   | KOTTADIH CM(PR PH-1)       | UG   | May- 11  |   0.6  |   127.17 | Mar-16   | Mar-16   |   0.21 | On Schedule                                                                     |
|   24 | ECL   | KUMARDIHI-B CM(UCE_)       | UG   | May- 14  |   1.02 |   117.91 | Mar-23   | Mar-23   |   0    | On Schedule                                                                     |
|   25 | ECL   | NARAINKURI                 | UG   | Feb-09   |   0.54 |   149.06 | Mar-15   | Mar-17   |   0    | Delay in Shaft sinking and Env. Clearance                                       |
|   26 | ECL   | NEW KENDA                  | OC   | Nov-14   |   1.2  |   127.27 | Mar-18   | Mar-18   |   0    | On Schedule                                                                     |
|   27 | ECL   | RAJMAHAL EXPN (17)         | OC   | Sep-09   |  17    |  1107.77 | Mar-14   | Mar-16   |   9.5  | Delayed due to delay in R & R activities because of resistance from villagers.  |
|   28 | ECL   | SARPI(RCE)AUG.             | UG   | Jun-08   |   0.76 |   147.86 | Mar-11   | Mar-16   |   0.51 | Completion report under approval                                                |
|   29 | ECL   | SONEPUR-BAZARI COMB.       | OC   | Aug-12   |   8    |  1055.05 | Mar-18   | Mar-18   |   3.72 | On Schedule                                                                     |
|   30 | MCL   | ANANTA EXPN.PH-III(15 MTY) | OC   | Aug-08   |   3    |   207.28 | Mar-12   | Mar-16   |   0    | Delayed due to Stage I FC pending at MoEF& CC                                   |
|   31 | MCL   | BALARAM EXTN.              | OC   | Dec-07   |   8    |   172.08 | Mar-10   | Dec-16   |   1.59 | Delayed due to non allotment of R&R site by State Govt.                         |
|   32 | MCL   | BASUNDHARA(WEST)EXTN.      | OC   | May-     |   7    |   479.15 | Mar-19   | Mar-19   |   0    | On Schedule                                                                     |
|   33 | MCL   | BHARATPUR PH-III           | OC   | Feb-07   |   9    |   131.39 | Mar-10   | Mar-17   |   0    | Delayed due to delay in FC and handover of forest land, which is in progress.   |
|   34 | MCL   | BHUBANESWARI OCP           | OC   | Dec-07   |  20    |   490.1  | Mar-17   | Mar-17   |  19    | On Schedule                                                                     |
|   35 | MCL   | GARJANBAHAL OCP            | OC   | Nov-14   |  10    |  1375.38 | Mar-21   | Mar-21   |   0    | On Schedule                                                                     |
|   36 | MCL   | GOPALJI KANIHA EXPN        | OC   | Sep-15   |  30    |  4384.41 |          |          |   0    | On Schedule                                                                     |
|   37 | MCL   | GOPALPRASAD                | OC   | Feb-08   |  15    |   395.87 | Mar-15   | Mar-16   |   0    | Allotment of block cancelled                                                    |
|   38 | MCL   | HINGULA EXPN.PH-III        | OC   | Nov-08   |   7    |   479.53 | Mar-13   | Mar-16   |   0    | Delayed due to FC. Stage II pending at state level.                             |
|   39 | MCL   | JAGANNATH RO OCP           | OC   | May- 14  |   6    |   337.66 | Mar-19   | Mar-19   |   0    | On Schedule                                                                     |

|   40 | MCL   | KANIHA OCP                   | OC   | Dec-07   |   10.00 |   457.77 | Mar-13   | Mar-16   |   7.04 | Delayed due to Stage-I Forestry clearance pending at state level. Initially delayed due to delay in construction of MGR by NTPC, which is complete & operating.   |
|------|-------|------------------------------|------|----------|---------|----------|----------|----------|--------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|   41 | MCL   | KULDA                        | OC   | Jan-05   |   10    |   302.96 | Mar-12   | Mar-17   |   5.08 | Delayed due to delay in completion of Jharsuguda-Barpali Railway Line by S.E. Rly (Scheduled compl. Oct-09 now ant June-2016).                                    |
|   42 | MCL   | KULDA EXPN                   | OC   | Jun-14   |    5    |   289.03 | Mar-18   | Mar-18   |   0    | On Schedule                                                                                                                                                       |
|   43 | MCL   | LAKHANPUR-BELPAHAR-LILARI    | OC   | Aug-15   |   30    |  3017.54 |          |          |   0    | On Schedule                                                                                                                                                       |
|   44 | MCL   | SIARMAL                      | OC   | May- 14  |   40    |  3756.36 | Mar-26   | Mar-26   |   0    | On Schedule                                                                                                                                                       |
|   45 | MCL   | TALABIRA                     | OC   | Mar- 08  |   20    |   447.72 | Mar-16   | Mar-16   |   0    | On Schedule                                                                                                                                                       |
|   46 | NCL   | AMLOHRI EXPN                 | OC   | Dec-09   |   10    |  1670.65 | Mar-16   | Mar-16   |   7.69 | On Schedule                                                                                                                                                       |
|   47 | NCL   | KHADIA EXPN.                 | OC   | Jun-11   |   10    |  1720.03 | Mar-18   | Mar-18   |   4.52 | On Schedule                                                                                                                                                       |
|   48 | NCL   | KRISHNASILA (RPR)            | OC   | Jun-11   |    4    |   741.62 | Mar-13   | Mar-16   |   3.51 | Delayed due to construction of CHP, which is in progress and rail connectivity to the CHP                                                                         |
|   49 | NCL   | NIGAHI EXPN.PH-II(15MTY) RCE | OC   | Oct-15   |   15    |  2333.06 |          |          |  10.68 | On Schedule                                                                                                                                                       |
|   50 | SECL  | AMERA UCE                    | OC   | Feb-15   |    1    |   335.97 | Mar-08   | Mar-18   |   0.79 | Delay in Construction of CHP                                                                                                                                      |
|   51 | SECL  | AMGAON RCE                   | OC   | Jul-15   |    1    |   316.1  | Mar-20   | Mar-20   |   0.38 | On Schedule                                                                                                                                                       |
|   52 | SECL  | AMLAI EXPN.SEC-B             | OC   | Nov-09   |    1.5  |   198.59 | Mar-16   | Mar-16   |   0.53 | On Schedule                                                                                                                                                       |
|   53 | SECL  | AMRITDHARA OC                | OC   | Feb-15   |    2    |   481.6  | Mar-23   | Mar-23   |   0    | On Schedule                                                                                                                                                       |
|   54 | SECL  | BAGDEVA RPR                  | UG   | Mar- 11  |    0.75 |   117.6  | Mar-14   | Mar-16   |   0.4  | Delay in Construction of CHP                                                                                                                                      |
|   55 | SECL  | BAROUD EXPN(RAI WEST)        | OC   | Jul-08   |    3    |   135.58 | Mar-15   | Mar-18   |   2.85 | Delayed due to possession of land and delay in Stage I FC.                                                                                                        |
|   56 | SECL  | BATURA (HIGHWALL)            | UG   | Jul-15   |    0.5  |   231.92 | Mar-20   | Mar-20   |   0    | On Schedule                                                                                                                                                       |
|   57 | SECL  | BIJARI OC                    | OC   | May- 14  |    1.5  |   164.49 | Mar-20   | Mar-20   |   0    | On Schedule                                                                                                                                                       |
|   58 | SECL  | CHHAL (SEAM-III)             | OC   | Dec-13   |    6    |   610.63 | Mar-19   | Mar-19   |   0    | On Schedule                                                                                                                                                       |
|   59 | SECL  | CHURCHA RE-ORG               | UG   | Jun-08   |    1.35 |   462.35 | Mar-14   | Mar-16   |   0.96 | Delay in commissioning of CM Package                                                                                                                              |
|   60 | SECL  | DIPKA EXPN. (20-25 MTY)      | OC   | Dec-09   |   25    |  1943.66 | Mar-14   | Mar-16   |  22.9  | Major activities of the project have been completed.                                                                                                              |
|   61 | SECL  | DURGAPUR                     | OC   | Feb-15   |    6    |   916.24 | Mar-23   | Mar-23   |   0    | On Schedule                                                                                                                                                       |

|   62 | SECL   | GEVRA EXPN (35 MTY)         | OC   | Jun-10   |   35.00 |   2675.67 | Mar-14   | Mar-16   |   28.63 | Some major activities like R & R, conveyor system and HEMM procurement delayed.                       |
|------|--------|-----------------------------|------|----------|---------|-----------|----------|----------|---------|-------------------------------------------------------------------------------------------------------|
|   63 | SECL   | JAGANNATHPUR(MAHAN- III&IV) | OC   | Sep-08   |    3    |    152.43 | Mar-15   | Mar-17   |    0    | Delayed due to delay in possession of land and grant of FC                                            |
|   64 | SECL   | JAMPALI RCE                 | OC   | Oct-11   |    2    |    142.58 | Mar-14   | Mar-16   |    0.17 | Delay in Forest Clearance                                                                             |
|   65 | SECL   | KANCHAN EXPN                | OC   | Dec-14   |    2    |    371.04 | Mar-21   | Mar-21   |    0.55 | On Schedule                                                                                           |
|   66 | SECL   | KARTALI EAST                | OC   | Jul-08   |    2.5  |    178.44 | Mar-14   | Mar-16   |    0    | Delay in Forest Clearance                                                                             |
|   67 | SECL   | KUSMUNDA OCP                | OC   | Aug-13   |   50    |   7612.33 | Mar-21   | Mar-21   |   16.5  | On Schedule                                                                                           |
|   68 | SECL   | MADANNAGAR                  | OC   | Sep-15   |   12    |   1875.32 |          |          |    0    | On Schedule                                                                                           |
|   69 | SECL   | MAHAN (RCE)                 | OC   | Jan-13   |    0.36 |    148.72 | Mar-09   | Mar-16   |    0.11 | Could not achieve production as Contractor did not perform and left the work. Tendering under process |
|   70 | SECL   | MAHAN-II(RCE)               | OC   | May- 14  |    1    |    113.05 | Mar-14   | Mar-16   |    1.34 | Likely to be completed in Mar-16.                                                                     |
|   71 | SECL   | MANIKPUR EXPN.              | OC   | Nov-09   |    3.5  |    321.5  | Mar-14   | Mar-16   |    2.33 | Delayed due to delay in getting EC & FC.                                                              |
|   72 | SECL   | PELMA                       | OC   | Nov-14   |   15    |   1624.59 | Mar-21   | Mar-21   |    0    | On Schedule                                                                                           |
|   73 | SECL   | RAJNAGAR                    | OC   | Dec-14   |    1.7  |    357.79 |          |          |    0.7  | On Schedule                                                                                           |
|   74 | SECL   | RAMPUR BATURA               | OC   | Aug-15   |    4    |   1186.64 |          |          |    0    | On Schedule                                                                                           |
|   75 | WCL    | ADASA UG TO OC              | OC   | Aug-15   |    1.5  |    300.89 | Mar-23   | Mar-23   |    0    | On Schedule                                                                                           |
|   76 | WCL    | BHANEGAON RPR               | OC   | Feb-15   |    1    |    187.94 | Mar-23   | Mar-23   |    0.1  | On Schedule                                                                                           |
|   77 | WCL    | DINESH (MAKRADHAKRA-III)    | OC   | Nov-14   |    4    |    611.16 | Mar-19   | Mar-19   |    0    | On Schedule                                                                                           |
|   78 | WCL    | GOKUL OC                    | OC   | Nov-14   |    1.5  |    267.67 | Mar-18   | Mar-18   |    0.13 | On Schedule                                                                                           |
|   79 | WCL    | JUNAD EXTN.                 | OC   | Feb-15   |    0.6  |    118.14 | Mar-17   | Mar-17   |    0.14 | On Schedule                                                                                           |
|   80 | WCL    | MAKARDHOKRA-I               | OC   | Sep-14   |    2    |    266.23 | Mar-21   | Mar-21   |    0.54 | On Schedule                                                                                           |
|   81 | WCL    | NEW MAJRI UG TO OC          | OC   | May- 15  |    0.8  |    295.56 | Mar-19   | Mar-19   |    0.14 | On Schedule                                                                                           |
|   82 | WCL    | PAUNI II & III AMLGMTD      | OC   | Jun-15   |    3.25 |    483.69 | Mar-21   | Mar-21   |    0    | On Schedule                                                                                           |
|   83 | WCL    | PENGANGA                    | OC   | Sep-14   |    4    |    441.82 | Mar-20   | Mar-20   |    0.28 | On Schedule                                                                                           |
|   84 | WCL    | SINGHORI                    | OC   | Jun-15   |    0.85 |    205.49 | Mar-20   | Mar-20   |    0    | On Schedule                                                                                           |
|   85 | WCL    | YEKONA-I & II AMLGMTD       | OC   | Aug-15   |    2.75 |    727.28 | Mar-24   | Mar-24   |    0    | On Schedule                                                                                           |