Lok Sabha Question No. 2418 (UNSTARRED), answered on 2015-12-14
Subject: Construction of ESI Dispensaries
Ministry: LABOUR AND EMPLOYMENT
Asked by: SURESH KODIKUNNIL, PRATHAP SIMHA

## GOVERNMENT OF INDIA

## MINISTRY OF LABOUR AND EMPLOYMENT

## LOK SABHA

## UNSTARRED QUESTION NO. 2418 TO BE ANSWERED ON 14.12.2015

## CONSTRUCTION OF ESI DISPENSARIES

## 2418. SHRI KODIKUNNIL SURESH: SHRI PRATHAP SIMHA:

Will  the  Minister  of  LABOUR  AND  EMPLOYMENT  be  pleased  to state:

- (a)whether  the  constructions  of  various  Employees  State  Insurance (ESI) hospitals in the country including Vilakkudi Kadampanadu and Gulbarga ESI hospital/dispensaries in Kerala and Karnataka are yet to be completed;
- (b)if so, the reasons therefor along with the present status of the said project as on date;
- (c)the  time  by  which  the  said  hospitals/dispensaries  are  likely  to  be fully  functional  and  the  number  and  details  taking  job  benefits through the said hospitals as on date; and
- (d)the  steps  taken  by  the  Government  to  ensure  that  the  said hospitals/dispensaries would be functional in its full capacity? ANSWER

## MINISTER OF STATE (IC) FOR LABOUR AND EMPLOYMENT (SHRI BANDARU DATTATREYA)

- (a) to (d): There  are  38  Employees'  State  Insurance  (ESI)  hospitals and dispensaries in the country including Vilakkudi, Kadampanadu and Gulbarga at various stages of construction. The details of construction of ESI hospitals/dispensaries along with the expected date of completion, present status and reasons of delay are given in Annex.

*                                                   ******

STATEMENT REFERRED TO IN REPLY TO PART (a) TO (d) OF LOK SABHA UNSTARRED QUESTION NO. 2418 FOR 14.12.2015 BY SHRI KODIKUNNIL SURESH & SHRI PRATHAP SIMHA REGARDING CONSTRUCTION OF ESI DISPENSARIES.

## DETAILS OF CONSTRUCTION OF ESI HOSPITALS AND DISPENSARIES IN THE COUNTRY INCLUDING VILAKKUDI, KADAMPANADU AND GULBARGA ALONG WITH PRESENT STATUS AND REASONS FOR DELAY

| SL. No.       | Name of the Project                                                              | Expected date of completion   | Present Status/ Physical Progress   | Reasons for Delay                                                                                                                                                                                                                                    |
|---------------|----------------------------------------------------------------------------------|-------------------------------|-------------------------------------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| TELANGANA     | TELANGANA                                                                        | TELANGANA                     | TELANGANA                           | TELANGANA                                                                                                                                                                                                                                            |
| 1.            | 1. 1 PG INSTITUTE CUM MEDICAL COLLEGEAT SANATH NAGAR, HYDERABAD                  | 31.03.2016                    | 85%                                 |  Delay in vacation of plot occupied by existing Staff Quarters.  Late receipt of Municipal Approval.  Hard rock found in foundation                                                                                                               |
| 2.            | RENOVATION OF ESIC HOSPITAL& CONSTRUCTION OF DENTAL COLLEGE, NACHARAM, HYDERABAD | 31.03.2016                    | 40%                                 |  Seepage of water in foundation.  DCI has stopped permitting standalone Dental College.                                                                                                                                                            |
| 3.            | ESI DIGNOSTIC CENTREAND ESIC DISPENSARYAT JEEDIMETLA                             | 31.12.2015                    | 85%                                 |  Work carried out in running dispensary.  Hard rock found in foundation.                                                                                                                                                                           |
| ANDHRAPRADESH | ANDHRAPRADESH                                                                    | ANDHRAPRADESH                 | ANDHRAPRADESH                       | ANDHRAPRADESH                                                                                                                                                                                                                                        |
| 4.            | RENOVATION/FACELIFTING OF ESI HOSPITAL, TIRUPATI,ANDHRA PRADESH                  | 31.03.2016                    | 42%                                 |  Variation cropped up during execution of work as per site condition.                                                                                                                                                                               |
| BIHAR         | BIHAR                                                                            | BIHAR                         | BIHAR                               | BIHAR                                                                                                                                                                                                                                                |
| 5.            | CONSTRUCTION OF MEDICAL COLLEGEAT BIHATA, PATNA                                  | 30.09.2016                    | 75%                                 |  Due to delay in statutory approval (Fire scheme)  Land acquisition at back side of plot (2 nd Entry) is still awaited from State land Authority.  Various variations cropped up during execution as per site condition and as per MCI guideline. |

| SL. No.   | Name of the Project                                          | Expected date of completion   | Present Status/ Physical Progress   | Reasons for Delay                                                                                                                                   |
|-----------|--------------------------------------------------------------|-------------------------------|-------------------------------------|-----------------------------------------------------------------------------------------------------------------------------------------------------|
| DELHI     | DELHI                                                        | DELHI                         | DELHI                               | DELHI                                                                                                                                               |
| 6.        | PG INSTITUTE CUM MEDICAL COLLEGE, ESI HOSPITAL, BASAIDARAPUR | 31.12.2016 (Phase - I)        | 22%                                 |  Being functional Hospital, the site is being handed over in parts.  Delay in getting approval from MCD.  Shifting of HT Line in Academic Block. |
| 7.        | RENOVATIONAND EXPANSION OF ESIC HOSPITAL, OKHLA              | 31.03.2017                    | 22%                                 |  Delay due to Approvals from Statutory Authorities                                                                                                 |
| HARYANA   | HARYANA                                                      | HARYANA                       | HARYANA                             | HARYANA                                                                                                                                             |
| 8.        | MEDICALCOLLEGEAT FARIDABAD                                   | 31.12.2015                    | 94%                                 |  Non-availability of Power                                                                                                                         |

| SL. No.         | Name of the Project                                                                     | Expected date of completion   | Present Status/ Physical Progress   | Reasons for Delay                                                                                                                                                                                                      |
|-----------------|-----------------------------------------------------------------------------------------|-------------------------------|-------------------------------------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|                 |                                                                                         |                               |                                     | connection.                                                                                                                                                                                                            |
| HIMACHALPRADESH | HIMACHALPRADESH                                                                         | HIMACHALPRADESH               | HIMACHALPRADESH                     | HIMACHALPRADESH                                                                                                                                                                                                        |
| 9.              | CONSTRUCTION OF MEDICAL COLLEGE, MANDI                                                  | 31.03.2016                    | 90%                                 |  Flooding of site due to heavy rains.  Delay in settlement of issues relating to storm water drainage.  Shifting of HT line passing through the plot.                                                               |
| KARNATAKA       | KARNATAKA                                                                               | KARNATAKA                     | KARNATAKA                           | KARNATAKA                                                                                                                                                                                                              |
| 10.             | CONSTRUCTION OF MEDICAL COLLEGE, DENTALCOLLEGEAND NURSING COLLEGEAT GULBARGA, KARNATAKA | 31.12.2015                    | 96%                                 |  Shifting of HT line passing through the plot.  Shifting of site by 30m in South direction leading to shifting of 3 buildings namely Medical College, Hospital and Dental College.                                   |
| 11.             | ESIC PARAMEDICALANDALLIED HEALTH SCIENCE CENTREAT GULBARGA                              | 31.12.2015                    | 90%                                 |  Shifting of HT line passing through the plot.  Shifting of site by 30m in South direction leading to shifting of 3 buildings namely Medical College, Hospital and Dental College.                                   |
| 12.             | MEDICALCOLLEGEAT RAJAJI NAGAR, BANGALURU                                                | 30.06.2016                    | 60%                                 |  Non-vacation of plot which was occupied by the existing Staff Quarters.  NOC of Tree cutting.  Change of design due to site condition.  Shifting of various public utilities like water supply, power supply etc. |

| SL. No.             | Name of the Project                                                             | Name of the Project   | Expected date of completion   | Present Status/ Physical Progress   | Reasons for Delay                                                                                                                                                                               |
|---------------------|---------------------------------------------------------------------------------|-----------------------|-------------------------------|-------------------------------------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| KARNATAKA……contd….. | KARNATAKA……contd…..                                                             | KARNATAKA……contd…..   | KARNATAKA……contd…..           | KARNATAKA……contd…..                 | KARNATAKA……contd…..                                                                                                                                                                             |
| 13.                 | PGI &UPGRADATION/FACE LIFTING OF ESIC MODELHOSPITAL, RAJAJI NAGAR, BANGALURU    | 31.05.2016            | 31.05.2016                    | 85%                                 |  Non-vacation of plot which was occupied by the existing Staff Quarters.  Change of design due to site condition.  Shifting of various public utilities like water supply, power supply etc. |
| 14.                 | NURSING COLLEGE &HOSTEL& 1000 SEATERAUDITORIUM AT INDIRANAGAR                   | 31.12.2015            | 31.12.2015                    | 85%                                 |  Delay due to change in foundation design as non-blasting permission granted in hard rock in sub soil.                                                                                         |
| 15.                 | RENOVATION/FACELIFTING OF EXISTING OF 100 BEDDED ESI HOSPITAL, HUBLI, KARNATAKA | 31.01.2016            | 31.01.2016                    | 80%                                 |  Vacation of existing Hospital building and shifting the utilities and Medical                                                                                                                 |

| SL. No.     | Name of the Project                                                    | Expected date of completion   | Present Status/ Physical Progress   | Reasons for Delay                                                                                                                                                                                                |
|-------------|------------------------------------------------------------------------|-------------------------------|-------------------------------------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|             |                                                                        |                               |                                     | Services to the back portion.                                                                                                                                                                                    |
| 16.         | RENOVATION/FACELIFTING OF 100 BEDDED ESI HOSPITAL, MYSORE              | 29.02.2016                    | 80%                                 |  Vacation of existing Hospital building and shifting the utilities and medical services to the back portion.                                                                                                    |
| 17.         | RENOVATION / FACELIFTING OF EXISTING ESI HOSPITAL DEVENGIRI, KARNATAKA | 31.01.2016                    | 80%                                 |  Vacation of existing Hospital building and shifting the utilities and Medical Services to the back portion.                                                                                                    |
| KERALA      | KERALA                                                                 | KERALA                        | KERALA                              | KERALA                                                                                                                                                                                                           |
| 18.         | MEDICALCOLLEGE , PARIPALLY, KOLLAM,                                    | 31.03.2016                    | 85%                                 |  Delay in getting the structural design approval from IIT Chennai.  Shifting of existing hospital.  Change of the Architect.  Various variations cropped up during execution of work to suit site condition. |
| 19.         | CONSTRUCTION OF 2 DOCTOR DISPENSARY AT VILAKUDI                        | 29.02.2016                    | 80%                                 |  Variation cropped up during execution of work as per site condition.                                                                                                                                           |
| 20.         | CONSTRUCTION OF 5 DOCTOR DISPENSARY AT KADAMPANAD                      | 31.03.2016                    | 55%                                 |  Variation cropped up during execution of work as per site condition.                                                                                                                                           |
| 21.         | CONSTRUCTION OF 2 DOCTOR DISPENSARY AT KULASHEKHRAPURAM                | 29.02.2016                    | 70%                                 |  Variation cropped up during execution of work as per site condition.                                                                                                                                           |
| 22.         | CONST. OF 2 DOCTOR DISPENSARYAT VADAVATHOOR                            | 29.02.2016                    | 70%                                 |  Variation cropped up during execution of work as per site condition.                                                                                                                                           |
| MAHARASHTRA | MAHARASHTRA                                                            | MAHARASHTRA                   | MAHARASHTRA                         | MAHARASHTRA                                                                                                                                                                                                      |
| 23.         | PGIMSR AT MGM HOSPITAL, PAREL, MUMBAI                                  | 30.06.2016                    | 60%                                 |  Non-availability of work fronts due to running hospital.  Delay in getting Statutory Approvals.                                                                                                               |
| 24.         | CONSTRUCTION OF PG HOSTELCUM NURSING HOSTELAT MGMHOSPITAL, PAREL       | 30.06.2016                    | 75%                                 |  Non-availability of work fronts due to running hospital.  Delay in getting Statutory Approvals.                                                                                                               |
| 25..        | PGIMSRAT ESI HOSPITAL, ANDHERI,                                        | 30.06.2016                    | 65%                                 |  Non-availability                                                                                                                                                                                               |

|            | MUMBAI                                                              |            |            | of work fronts due to running hospital.  Delay in getting Statutory Approvals.                                                                                                                         |
|------------|---------------------------------------------------------------------|------------|------------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| 26.        | CONSTRUCTION OF PG HOSTELCUM STAFF HOUSING AT ESI HOSPITAL, ANDHERI | 30.06.2016 | 80%        |  Non-availability of work fronts due to running hospital.  Delay in getting Statutory Approvals.                                                                                                      |
| 27.        | FACE LIFTING / EXPANSION OF ESI HOSPITALAT VASHI, MUMBAI            | 31.12.2015 | 85%        |  Change of scope due to permission not granted by DCI for standalone Dental College.                                                                                                                   |
| RAJASTHAN  | RAJASTHAN                                                           | RAJASTHAN  | RAJASTHAN  | RAJASTHAN                                                                                                                                                                                               |
| 28.        | CONSTRUCTION OF ESIC MEDICAL COLLEGEATALWAR                         | 30.06.2016 | 80%        |  Shifting of HT line passing through the plot.  Work stopped by UIT authority.                                                                                                                        |
| 29.        | CONSTRUCTION OF ESIC MODEL HOSPITAL, JAIPUR                         | 31.12.2015 | 98%        |  Vacation of existing plot occupied by Staff Quarters, Hospital and other Buildings.                                                                                                                   |
| TAMILNADU  | TAMILNADU                                                           | TAMILNADU  | TAMILNADU  | TAMILNADU                                                                                                                                                                                               |
| 30.        | PGI &MEDICALCOLLEGEAT K.K. NAGAR, CHENNAI                           | 31.03.2016 | 47%        |  Delay due to handing over of building in phases.                                                                                                                                                      |
| 31.        | CONSTRUCTION OF MEDICALCOLLEGEAT COIMBATORE                         | 31.03.2016 | 85%        |  Delay due to handing over of building in phases.                                                                                                                                                      |
| 32.        | PG INSTITUTEATAYANAVARAM, CHENNAI                                   | 31.12.2015 | 90%        |  Delay in receiving Statutory Approvals.                                                                                                                                                               |
| WESTBENGAL | WESTBENGAL                                                          | WESTBENGAL | WESTBENGAL | WESTBENGAL                                                                                                                                                                                              |
| 33.        | PG INSTITUTE CUM MEDICALCOLLEGEAT JOKA, KOLKATA                     | 31.03.2016 | 80%        |  Due to non- availability of requisite electricity.  Delay in receipt of statutory clearances from KMDA.  Various variations cropped up during execution of work as per site conditions & as per MCI |

| guidelines.   |
|---------------|

| 34.           | CONSTRUCTION OF ESI HOSPITAL&PG COLLEGEAT MANIKTALA, KOLKATA                                                             | 31.01.2016   | 95%   |  Being a running hospital, the work front could not be handed over to the construction agency in one go.   |
|---------------|--------------------------------------------------------------------------------------------------------------------------|--------------|-------|-------------------------------------------------------------------------------------------------------------|
| ODISHA        |                                                                                                                          |              |       |                                                                                                             |
| 35.           | RENOVATION / FACELIFTING OF ESI HOSPITAL, BHUBANESWAR                                                                    | 31.12.2015   | 95%   |  Due to non- availability of requisite power supply.                                                       |
| UTTAR PRADESH | UTTAR PRADESH                                                                                                            |              |       |                                                                                                             |
| 36.           | CONSTRUCTION OF 100 BEDDED TRAUMACENTREAND RENOVATION OF EXISTING ESI HOSPITAL, SAROJINI NAGAR, LUCKNOW                  | 31.10.2015   | 95%   |  Non-availability of work front.  Change in scope of work.                                                |
| 37.           | RENOVATION/FACELIFTING OF ESI HOSPITAL, PANDU NAGAR, KANPUR                                                              | -            | 70%   |  Change of scope due to permission not granted by DCI for standalone Dental College.                       |
| 38.           | CONSTRUCTION OF STAFF QUARTERSAT ESIC HOSPITAL CAMPUS, SECTOR -24, NOIDA/ FACELIFTING OF INTERIOR EXISTING HOSPITALBLOCK | 31.03.2016   | 75%   |  Non-availability of work front.  Change in scope of work.                                                |

********