Lok Sabha Question No. 1606 (UNSTARRED), answered on 2015-07-29
Subject: Stalled Projects
Ministry: STATISTICS AND PROGRAMME IMPLEMENTATION
Asked by: BHARTRUHARI MAHTAB, SANJAY SHAMRAO DHOTRE, NAGARAJAN P., POONAM  MAHAJAN, KUNWAR HARIBANSH SINGH, RAVNEET SINGH, SHIVAJI ADHALRAO PATIL, ANANDRAO  ADSUL, Shrirang Appa Barne

## GOVERNMENT OF INDIA

## MINISTRY OF STATISTICS AND PROGRAMME IMPLEMENTATION

## LOK SABHA

## UNSTARRED QUESTION NO. 1606

TO BE ANSWERED ON WEDNESDAY, THE 29 TH  JULY, 2015

## STALLED PROJECTS

## 1606. SHRI BHARTRUHARI MAHTAB:

SHRI SANJAY DHOTRE:

SHRI P. NAGARAJAN:

SHRIMATI POONAM MAHAJAN:

KUNWAR HARIBANSH SINGH:

SHRI RAVNEET SINGH:

SHRI ADHALRAO PATIL SHIVAJIRAO:

SHRI ANADRAO ADSUL:

SHRI SHRIRANG APPA BARNE:

Will the Minister of STATISTICS AND IMPLEMENTATION be pleased to state:

PROGRAMME

- a)  the  details  and  the  number  of  the  central  sector  infrastructure projects which are reported time and cost overrun, State/ Sector/Project-wise and the reasons therefor;
- b) whether the Government is formulating a new plan under the direct supervision  of  Prime  Minister's  Office  to  kick  start  stalled  road, power and other large projects and if so, the details in this regard;
- c) the details and number of projects undertaken in States that have been  stalled/delayed  for  more  than  one  year  due  to  non-clearance from the Government and the reasons therefor along with the amount stuck therein, State-wise and project-wise;
- d)  whether  the  Government  proposes  to  set  up  a  mechanism  for granting clearance/nod to the project received from the States within
5. a  fixed  time  frame  and  if  so,  the  details  thereof  and  if  not,  the reasons therefor; and
- e) the other corrective steps taken/being taken by the Government for speedy execution of stalled projects?

## ANSWER

MINISTER  OF  STATE  (INDEPENDENT  CHARGE)  FOR  MINISTRY  OF STATISTICS  AND  PROGRAMME  IMPLEMENTATION,  MINISTER  OF STATE  FOR  MINISTRY  OF  EXTERNAL  AFFAIRS  AND  MINISTER  OF STATE FOR MINISTRY OF OVERSEAS INDIAN AFFAIRS [GENERAL (Dr.) V.K. SINGH (Retd.)]

- (a) :  Government  through  the  Ministry  of  Statistics  and  Programme Implementation monitors on-going Central Sector Infrastructure Projects costing Rs. 150 crore and above on time and cost overruns on the  basis  of  information  provided  by  the  project  implementation agencies. As on 01.06.2015 a total of 766 projects were on the monitor of this Ministry.  Of these, 232 projects were showing time overruns, 229  projects  were  showing  cost  overruns  and  71  projects  were showing  both  time  and  cost  overruns  with  respect  to  their  original project implementation schedules. State-wise, Sector-wise and Project-wise  details  of  71  projects  showing    both  time  and  cost overruns are at Annexure I.
- (b) :    Government  of  India  (GoI)  initiates  projects  through  concerned Ministries  /  Departments  which  are  entrusted  with  the  work  of  their implementation  and  direct  monitoring.  However,  the  progress  of various projects including stalled projects is also monitored by Prime Minister's Office (PMO) by convening meetings etc. at different levels from  time  to  time.  A  programme  namely  'PRAGATI'  (Pro-Active Governance  And  Timely  Implementation)  has  also  been  initiated  by PMO to monitor the projects / schemes. This is a three tier (PMO, GOI Secretaries  and  Chief  Secretaries  of  States)  Information  Technology (IT)  based  redressal  and  monitoring  system  where  Hon'ble  Prime Minister  interacts  through  Video-Conferencing  on  issues  (including those relating to stalled projects).

(c) :    In  21  on-going Central Sector Infrastructure Projects costing Rs 150 crore and above which were showing time overruns of more than one  year  as  on  01.06.2015  the  project  implementing  agencies  had inter-alia  reported  delay  in  environment  &  forest  clearances.  Statewise and Project-wise details of these 21 projects are at Annexure II. (d) to (e):  The major steps undertaken to ensure completion of Central Sector  Infrastructure Projects without time and cost overruns include: rigorous  project  appraisal;  a  Project  Monitoring  Group  (PMG)  in  the Cabinet  Secretariat  for  facilitating  resolution  of  issues  of  projects brought  to  the  portal  of  the  PMG  by  the  project  proponents;  On-line Computerized Monitoring System (OCMS) in the Ministry of Statistics and Programme Implementation for continuous monitoring of on-going projects; Standing Committees in the Ministries for fixation of responsibility for time and cost overruns; regular review of infrastructure projects by the concerned administrative Ministries; and Central  Sector  Projects  Coordination  Committees  (CSPCCs)  in  the States under the Chief Secretaries for removal of bottlenecks and for facilitating the speedy implementation of major projects.

## STATEMENT REFERRED TO IN REPLY TO PART  (a) OF LOK SABHA UNSTARRED QUESTION NO 1606  DUE FOR ANSWER ON  29.07.2015

## Details of State-wise central sector infrastructure projects showing time and cost overrun  (as on 01.06.2015)

| Srno.   | PROJECT                                      | IMPLIMENTING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year   | ANTICIPATED DATE OF COMMISSIONING (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN (Rs. In crore)   | TIME OVERRUN (months)   | Reasons for Delay                                                                                                                                                                                                                                                            |
|---------|----------------------------------------------|-----------------------|---------------------------------|----------------------------------------------|--------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|-------------------------------|-------------------------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|         | ANDHRA PRADESH                               | ANDHRA PRADESH        | ANDHRA PRADESH                  | ANDHRA PRADESH                               | ANDHRA PRADESH                                   | ANDHRA PRADESH                 | ANDHRA PRADESH                    | ANDHRA PRADESH                          | ANDHRA PRADESH                | ANDHRA PRADESH          | ANDHRA PRADESH                                                                                                                                                                                                                                                               |
|         | PETROLEUM                                    | PETROLEUM             | PETROLEUM                       | PETROLEUM                                    | PETROLEUM                                        | PETROLEUM                      | PETROLEUM                         | PETROLEUM                               | PETROLEUM                     | PETROLEUM               | PETROLEUM                                                                                                                                                                                                                                                                    |
| 1       | STRATEGIC CRUDE OIL STORAGE PROJECT AT VIZAG | ISPRL                 | 01/2006                         | 10/2011                                      | 06/2015                                          | 672.00                         | 1178.35                           | 1078.77                                 | 506.35                        | 44                      | Completion delayed primarily because the rectification of rock wedge failure in cavern A1 took more time.Zones of poor geology encountered during excavation of balance bench.Slow construction progress of AG facility Works as it was dependent on completion of UG works. |
|         | ARUNACHAL PRADESH                            | ARUNACHAL PRADESH     | ARUNACHAL PRADESH               | ARUNACHAL PRADESH                            | ARUNACHAL PRADESH                                | ARUNACHAL PRADESH              | ARUNACHAL PRADESH                 | ARUNACHAL PRADESH                       | ARUNACHAL PRADESH             | ARUNACHAL PRADESH       | ARUNACHAL PRADESH                                                                                                                                                                                                                                                            |
|         | POWER                                        | POWER                 | POWER                           | POWER                                        | POWER                                            | POWER                          | POWER                             | POWER                                   | POWER                         | POWER                   | POWER                                                                                                                                                                                                                                                                        |
| 2       | KAMENG HYDROELECTRIC PROJECT (NEEPCO)        | NEEPCO                | 12/2004                         | 12/2009                                      | 03/2017                                          | 2496.90                        | 6476.34                           | 3899.87                                 | 3979.44                       | 87                      | Permission for Quarry operation yet to be received from Govt. of Arunachal Pradesh.                                                                                                                                                                                          |
| 3       | PARE HYDRO ELECTRIC PROJECT                  | NEEPCO                | 12/2008                         | 08/2013                                      | 03/2016                                          | 573.99                         | 1487.49                           | 1025.79                                 | 913.50                        | 31                      | Law & order problem from time to time and change in geotechnical parameters necessitating revision of side slopes.                                                                                                                                                           |

## Annexure - I

| Srno.   | PROJECT                                                                                 | IMPLIMENTING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year   | ANTICIPATED DATE OF COMMISSIONING (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN (Rs. In crore)   | TIME OVERRUN (months)   | Reasons for Delay                                                                                                                                                                                                                                                                                                                                                                                                                                                         |
|---------|-----------------------------------------------------------------------------------------|-----------------------|---------------------------------|----------------------------------------------|--------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|-------------------------------|-------------------------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|         | ASSAM                                                                                   | ASSAM                 | ASSAM                           | ASSAM                                        | ASSAM                                            | ASSAM                          | ASSAM                             | ASSAM                                   | ASSAM                         | ASSAM                   | ASSAM                                                                                                                                                                                                                                                                                                                                                                                                                                                                     |
|         | PETROCHEMICALS                                                                          | PETROCHEMICALS        | PETROCHEMICALS                  | PETROCHEMICALS                               | PETROCHEMICALS                                   | PETROCHEMICALS                 | PETROCHEMICALS                    | PETROCHEMICALS                          | PETROCHEMICALS                | PETROCHEMICALS          | PETROCHEMICALS                                                                                                                                                                                                                                                                                                                                                                                                                                                            |
| 4       | ASSAM GAS CRACKER PROJECT                                                               | BCPL                  | 04/2006                         | 04/2012                                      | 06/2015                                          | 5460.61                        | 9833.52                           | 8648.40                                 | 4372.91                       | 38                      | • Lack of adequate and effective supervision by the EPMC, M/s EIL. • Misplacement / mismanagement of free issue materials.                                                                                                                                                                                                                                                                                                                                                |
|         | PETROLEUM                                                                               | PETROLEUM             | PETROLEUM                       | PETROLEUM                                    | PETROLEUM                                        | PETROLEUM                      | PETROLEUM                         | PETROLEUM                               | PETROLEUM                     | PETROLEUM               | PETROLEUM                                                                                                                                                                                                                                                                                                                                                                                                                                                                 |
| 5       | UPGRADATION OF CRUDE OIL PUMP STATIONS OF NAHARKATIYA- BARAUNI CRUDE OIL TRUNK PIPELINE | OIL                   | 09/2012                         | 03/2015                                      | 02/2016                                          | 871.35                         | 1200.00                           | 220.47                                  | 328.65                        | 11                      | Heavy rain in Assam.Refloating of tender will have impact on timeline                                                                                                                                                                                                                                                                                                                                                                                                     |
|         | POWER                                                                                   | POWER                 | POWER                           | POWER                                        | POWER                                            | POWER                          | POWER                             | POWER                                   | POWER                         | POWER                   | POWER                                                                                                                                                                                                                                                                                                                                                                                                                                                                     |
| 6       | BONGAIGAON THERMAL POWER PROJECT                                                        | NTPC                  | 01/2008                         | 09/2011                                      | 03/2017                                          | 4375.35                        | 6749.18                           | 5243.00                                 | 2373.83                       | 66                      | Inadequate deployment of manpower & resources by M/s BHEL and its sub- agencies have affected the erection/commission ing progress of U#1. •Frequent Bandh calls by local outfits (Total Bandh-262 days) leading to stoppage of work at site for more than 500 days. •Eruption of ethnic violence in Jul-12, May-14 & Dec-14 (41 days) leading to stoppage of work for 171 days. •Poor performance of BOP/Civil contractors due to geo-political situation in the region. |

| Srno.   | PROJECT                                                                 | IMPLIMENTING AGENCY         | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year   | ANTICIPATED DATE OF COMMISSIONING (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN (Rs. In crore)   | TIME OVERRUN (months)       | Reasons for Delay                                                                                                                                                           |
|---------|-------------------------------------------------------------------------|-----------------------------|---------------------------------|----------------------------------------------|--------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|-------------------------------|-----------------------------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|         | RAILWAYS                                                                | RAILWAYS                    | RAILWAYS                        | RAILWAYS                                     | RAILWAYS                                         | RAILWAYS                       | RAILWAYS                          | RAILWAYS                                | RAILWAYS                      | RAILWAYS                    | RAILWAYS                                                                                                                                                                    |
| 7       | LUMDING-SILCHAR JIRIBAM, BADARPUR- BARAIGRAM KUMARGHAT NATIONAL PROJECT | NFR                         | 04/1996                         | 03/2009                                      | 03/2016                                          | 1676.31                        | 5500.00                           | 4734.45                                 | 3823.69                       | 84                          | State Govt. is yet to form guidelines for land acquistion as per new Act in Karimganj District, Assam for Karimganj- Maishashan section and Baraigram- Dullabchera section. |
| 8       | BRAHMAPUTRA BRIDGE AT BOGIBIL AND LINK LINES NEFR                       | NFR                         | 09/1997                         | 04/2008                                      | 06/2017                                          | 1500.00                        | 4996.19                           | 3410.06                                 | 3496.19                       | 110                         | Not Reported                                                                                                                                                                |
| 9       | KATAKHAL TO BHAIRABI                                                    | NFR                         | 04/1998                         | 12/2012                                      | 03/2016                                          | 227.90                         | 331.40                            | 182.22                                  | 103.50                        | 39                          | Not Reported                                                                                                                                                                |
|         | ROAD TRANSPORT AND HIGHWAYS                                             | ROAD TRANSPORT AND HIGHWAYS | ROAD TRANSPORT AND HIGHWAYS     | ROAD TRANSPORT AND HIGHWAYS                  | ROAD TRANSPORT AND HIGHWAYS                      | ROAD TRANSPORT AND HIGHWAYS    | ROAD TRANSPORT AND HIGHWAYS       | ROAD TRANSPORT AND HIGHWAYS             | ROAD TRANSPORT AND HIGHWAYS   | ROAD TRANSPORT AND HIGHWAYS | ROAD TRANSPORT AND HIGHWAYS                                                                                                                                                 |
| 10      | BRAHMPUTRA BRIDGE,NH NO-31                                              | NHAI                        | 12/2003                         | 04/2010                                      | 01/2016                                          | 217.61                         | 309.56                            | 0.00                                    | 91.95                         | 69                          | Not Reported                                                                                                                                                                |
|         | BIHAR                                                                   | BIHAR                       | BIHAR                           | BIHAR                                        | BIHAR                                            | BIHAR                          | BIHAR                             | BIHAR                                   | BIHAR                         | BIHAR                       | BIHAR                                                                                                                                                                       |
|         | POWER                                                                   | POWER                       | POWER                           | POWER                                        | POWER                                            | POWER                          | POWER                             | POWER                                   | POWER                         | POWER                       | POWER                                                                                                                                                                       |
| 11      | BARH STPP(3X660MW) NTPC                                                 | NTPC                        | 02/2005                         | 12/2009                                      | 03/2018                                          | 8692.97                        | 15095.67                          | 10850.00                                | 6402.70                       | 99                          | Non performance of Russian agency M/s TPE & M/s PM. TPE stopped work from Oct-2013 and the contract of M/s TPE was terminated on 14.01.15.                                  |
|         | RAILWAYS                                                                | RAILWAYS                    | RAILWAYS                        | RAILWAYS                                     | RAILWAYS                                         | RAILWAYS                       | RAILWAYS                          | RAILWAYS                                | RAILWAYS                      | RAILWAYS                    | RAILWAYS                                                                                                                                                                    |
| 12      | PATNA GANGA BRIDGE (NL), ECR                                            | ECR                         | 04/2001                         | 10/2007                                      | 12/2015                                          | 624.47                         | 2921.00                           | 2491.45                                 | 2296.53                       | 98                          | Not Reported                                                                                                                                                                |
| 13      | KATIHAR - JOGBANI (GC)(NEFR)                                            | NFR                         | 09/2001                         | 12/2010                                      | 03/2018                                          | 492.98                         | 1727.27                           | 743.74                                  | 1234.29                       | 87                          | Work affected due to fund constraint.                                                                                                                                       |
|         | CHANDIGARH                                                              | CHANDIGARH                  | CHANDIGARH                      | CHANDIGARH                                   | CHANDIGARH                                       | CHANDIGARH                     | CHANDIGARH                        | CHANDIGARH                              | CHANDIGARH                    | CHANDIGARH                  | CHANDIGARH                                                                                                                                                                  |
|         | CIVIL AVIATION                                                          | CIVIL AVIATION              | CIVIL AVIATION                  | CIVIL AVIATION                               | CIVIL AVIATION                                   | CIVIL AVIATION                 | CIVIL AVIATION                    | CIVIL AVIATION                          | CIVIL AVIATION                | CIVIL AVIATION              | CIVIL AVIATION                                                                                                                                                              |
| 14      | DEVELOPMENT OF CHANDIGARH INTERNATIONAL AIRPORT(MOHALI) PH - II         | AAI                         | 02/2011                         | 03/2015                                      | 05/2015                                          | 452.00                         | 489.00                            | 433.99                                  | 37.00                         | 2                           | Not Reported                                                                                                                                                                |

| Srno.            | PROJECT                                                                    | IMPLIMENTING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year   | ANTICIPATED DATE OF COMMISSIONING (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN (Rs. In crore)   | TIME OVERRUN (months)   | Reasons for Delay                                                                                                                                                                                                                                     |
|------------------|----------------------------------------------------------------------------|-----------------------|---------------------------------|----------------------------------------------|--------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|-------------------------------|-------------------------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|                  | POWER                                                                      | POWER                 | POWER                           | POWER                                        | POWER                                            | POWER                          | POWER                             | POWER                                   | POWER                         | POWER                   | POWER                                                                                                                                                                                                                                                 |
| 15               | SYSTEM STRENGTHENING IN NORTH/WEST PARTOFWRFOR IPP PROJECTS IN CHATTISGARH | PGCIL                 | 12/2011                         | 08/2014                                      | 03/2016                                          | 1746.65                        | 2228.70                           | 1155.03                                 | 482.05                        | 19                      | Forest clearance awaited.                                                                                                                                                                                                                             |
| HIMACHAL PRADESH | HIMACHAL PRADESH                                                           | HIMACHAL PRADESH      | HIMACHAL PRADESH                | HIMACHAL PRADESH                             | HIMACHAL PRADESH                                 | HIMACHAL PRADESH               | HIMACHAL PRADESH                  | HIMACHAL PRADESH                        | HIMACHAL PRADESH              | HIMACHAL PRADESH        | HIMACHAL PRADESH                                                                                                                                                                                                                                      |
|                  | POWER                                                                      | POWER                 | POWER                           | POWER                                        | POWER                                            | POWER                          | POWER                             | POWER                                   | POWER                         | POWER                   | POWER                                                                                                                                                                                                                                                 |
| 16               | PARBATI HEP (4X200 MW) (NHPC) II                                           | NHPC                  | 09/2002                         | 09/2009                                      | 12/2018                                          | 3919.59                        | 7531.72                           | 5079.93                                 | 3612.13                       | 111                     | Three major slides in PH area and subsequent stabilization of back hill slope. Cash crunch with M/s Coastal Project Ltd. resulting in complete stoppage of work in Sainj Valley from 6th Jan'                                                         |
| 17               | KOLDAM HEP (NTPC)                                                          | NTPC                  | 10/2002                         | 04/2009                                      | 06/2015                                          | 4527.15                        | 7220.00                           | 6622.00                                 | 2692.85                       | 74                      | 14 to 9th Oct. 14. Geological surprises leading to huge change in scope. Contractual issues with M/s ITD leading to slow down of work & intermittent stoppage of work.                                                                                |
|                  | JAMMU AND KASHMIR                                                          | JAMMU AND KASHMIR     | JAMMU AND KASHMIR               | JAMMU AND KASHMIR                            | JAMMU AND KASHMIR                                | JAMMU AND KASHMIR              | JAMMU AND KASHMIR                 | JAMMU AND KASHMIR                       | JAMMU AND KASHMIR             | JAMMU AND KASHMIR       | JAMMU AND KASHMIR                                                                                                                                                                                                                                     |
|                  | POWER                                                                      | POWER                 | POWER                           | POWER                                        | POWER                                            | POWER                          | POWER                             | POWER                                   | POWER                         | POWER                   | POWER                                                                                                                                                                                                                                                 |
| 18               | KISHANGANGA HEP (3X110 MW)                                                 | NHPC                  | 01/2009                         | 01/2016                                      | 11/2016                                          | 3642.04                        | 5497.72                           | 3952.20                                 | 1855.68                       | 10                      | Work stopped at all front from14.03.2015 consequent to retrenchment notice of manpower issued by M/s HCC. Work resumed at Dam site on 11.04.2015 and at Power House on 15.04.2015 after continuous meeting through District Administration with PAFs. |

| Srno.   | PROJECT                                              | IMPLIMENTING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year   | ANTICIPATED DATE OF COMMISSIONING (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN (Rs. In crore)   | TIME OVERRUN (months)   | Reasons for Delay                                                                                                                 |
|---------|------------------------------------------------------|-----------------------|---------------------------------|----------------------------------------------|--------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|-------------------------------|-------------------------|-----------------------------------------------------------------------------------------------------------------------------------|
|         | RAILWAYS                                             | RAILWAYS              | RAILWAYS                        | RAILWAYS                                     | RAILWAYS                                         | RAILWAYS                       | RAILWAYS                          | RAILWAYS                                | RAILWAYS                      | RAILWAYS                | RAILWAYS                                                                                                                          |
| 19      | UDHAMPUR- SRINAGAR- BARAMULLA (NL),NR                | NR                    | 03/1995                         | 11/2002                                      | 12/2018                                          | 2500.00                        | 19565.00                          | 10658.34                                | 17065.00                      | 193                     | Not Reported                                                                                                                      |
|         | JHARKHAND                                            | JHARKHAND             | JHARKHAND                       | JHARKHAND                                    | JHARKHAND                                        | JHARKHAND                      | JHARKHAND                         | JHARKHAND                               | JHARKHAND                     | JHARKHAND               | JHARKHAND                                                                                                                         |
|         | COAL                                                 | COAL                  | COAL                            | COAL                                         | COAL                                             | COAL                           | COAL                              | COAL                                    | COAL                          | COAL                    | COAL                                                                                                                              |
| 20      | MAGADH OC 20 MTY (CCL)                               | CCL                   | 08/2008                         | 07/2012                                      | 03/2016                                          | 469.78                         | 706.40                            | 76.55                                   | 236.62                        | 44                      | Not Reported                                                                                                                      |
|         | RAILWAYS                                             | RAILWAYS              | RAILWAYS                        | RAILWAYS                                     | RAILWAYS                                         | RAILWAYS                       | RAILWAYS                          | RAILWAYS                                | RAILWAYS                      | RAILWAYS                | RAILWAYS                                                                                                                          |
| 21      | DANGOAPOSI- RAJKHARSWAN 3RD LINE DOUBLING            | SER                   | 04/2010                         | 12/2015                                      | 03/2016                                          | 309.44                         | 583.00                            | 144.66                                  | 273.56                        | 3                       | Work delayed due to foundation problem.                                                                                           |
| 22      | RANCHI- LOHARDAGA(GC), SER                           | SER                   | 04/1997                         | 06/2004                                      | 12/2015                                          | 194.07                         | 335.00                            | 230.67                                  | 140.93                        | 138                     | Law & Order issue affected the work progress. Material Modification for Electrification estimate are awaited from Jharkhand Govt. |
| 23      | GOELKERA- MANOHARPUR,(LD )(SER)                      | SER                   | 03/1997                         | 02/2006                                      | 03/2016                                          | 261.70                         | 280.00                            | 177.01                                  | 18.30                         | 121                     | Work has been affected frequently due to local disturbances. Progress is slow due to explosive stocking is not allowed by SP      |
|         | KARNATAKA                                            | KARNATAKA             | KARNATAKA                       | KARNATAKA                                    | KARNATAKA                                        | KARNATAKA                      | KARNATAKA                         | KARNATAKA                               | KARNATAKA                     | KARNATAKA               | KARNATAKA                                                                                                                         |
|         | PETROLEUM                                            | PETROLEUM             | PETROLEUM                       | PETROLEUM                                    | PETROLEUM                                        | PETROLEUM                      | PETROLEUM                         | PETROLEUM                               | PETROLEUM                     | PETROLEUM               | PETROLEUM                                                                                                                         |
| 24      | MANGALORE HASSAN MYSORE SOLUR LPG PIPELINE (MHMSLPL) | HPCL                  | 02/2012                         | 11/2015                                      | 11/2016                                          | 666.00                         | 838.08                            | 461.00                                  | 172.08                        | 12                      | Not Reported                                                                                                                      |

| Srno.   | PROJECT                                                                    | IMPLIMENTING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year   | ANTICIPATED DATE OF COMMISSIONING (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN (Rs. In crore)   | TIME OVERRUN (months)   | Reasons for Delay                                                                                                                                                                                                                                      |
|---------|----------------------------------------------------------------------------|-----------------------|---------------------------------|----------------------------------------------|--------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|-------------------------------|-------------------------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| 25      | STRATEGIC CRUDE OIL STORAGE PROJECT AT MANGALORE                           | ISPRL                 | 01/2006                         | 10/2011                                      | 10/2015                                          | 732.00                         | 1227.00                           | 951.70                                  | 495.00                        | 48                      | Delay in finalization of crude filling and evacuation philosophy for Mangalore project. Delayed land acquisition for Mangalore.Delay in award.Slow construction progress of AG works                                                                   |
|         | RAILWAYS                                                                   | RAILWAYS              | RAILWAYS                        | RAILWAYS                                     | RAILWAYS                                         | RAILWAYS                       | RAILWAYS                          | RAILWAYS                                | RAILWAYS                      | RAILWAYS                | RAILWAYS                                                                                                                                                                                                                                               |
| 26      | RAMANAGRAM- MYSORE DOUBLING WITH ELECTRIFICATION OF KENGESII- MUSORE (SWR) | SWR                   | 04/2007                         | 03/2013                                      | 09/2015                                          | 482.00                         | 874.57                            | 606.08                                  | 392.57                        | 30                      | Not Reported                                                                                                                                                                                                                                           |
|         | KERALA                                                                     | KERALA                | KERALA                          | KERALA                                       | KERALA                                           | KERALA                         | KERALA                            | KERALA                                  | KERALA                        | KERALA                  | KERALA                                                                                                                                                                                                                                                 |
|         | PETROLEUM                                                                  | PETROLEUM             | PETROLEUM                       | PETROLEUM                                    | PETROLEUM                                        | PETROLEUM                      | PETROLEUM                         | PETROLEUM                               | PETROLEUM                     | PETROLEUM               | PETROLEUM                                                                                                                                                                                                                                              |
| 27      | STRATEGIC CRUDE OIL STORAGE PROJECT AT PADUR                               | ISPRL                 | 01/2006                         | 01/2012                                      | 10/2015                                          | 993.00                         | 1693.00                           | 1398.50                                 | 700.00                        | 45                      | Delay in getting Order for Mangalore-Padur pipeline.Delay in preparation/approval of DFR.Delay in land acquisition. Delay in site surveys. Delay in finalization of Basic Engg and Detailed Engg.Delay in finalization of crude filling and evacuation |
|         | MADHYA PRADESH                                                             | MADHYA PRADESH        | MADHYA PRADESH                  | MADHYA PRADESH                               | MADHYA PRADESH                                   | MADHYA PRADESH                 | MADHYA PRADESH                    | MADHYA PRADESH                          | MADHYA PRADESH                | MADHYA PRADESH          | MADHYA PRADESH                                                                                                                                                                                                                                         |
|         | RAILWAYS                                                                   | RAILWAYS              | RAILWAYS                        | RAILWAYS                                     | RAILWAYS                                         | RAILWAYS                       | RAILWAYS                          | RAILWAYS                                | RAILWAYS                      | RAILWAYS                | RAILWAYS                                                                                                                                                                                                                                               |
| 28      | BHOPAL BINA 3D LINE DOUBLING                                               | RVNL                  | 09/2007                         | 03/2010                                      | 12/2015                                          | 687.20                         | 800.00                            | 793.71                                  | 112.80                        | 69                      |                                                                                                                                                                                                                                                        |

| Srno.   | PROJECT                                                                 | IMPLIMENTING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year   | ANTICIPATED DATE OF COMMISSIONING (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN (Rs. In crore)   | TIME OVERRUN (months)   | Reasons for Delay                                                                                                                                                                                                                                                                                                                                             |
|---------|-------------------------------------------------------------------------|-----------------------|---------------------------------|----------------------------------------------|--------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|-------------------------------|-------------------------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|         | MAHARASHTRA                                                             | MAHARASHTRA           | MAHARASHTRA                     | MAHARASHTRA                                  | MAHARASHTRA                                      | MAHARASHTRA                    | MAHARASHTRA                       | MAHARASHTRA                             | MAHARASHTRA                   | MAHARASHTRA             | MAHARASHTRA                                                                                                                                                                                                                                                                                                                                                   |
|         | PETROLEUM                                                               | PETROLEUM             | PETROLEUM                       | PETROLEUM                                    | PETROLEUM                                        | PETROLEUM                      | PETROLEUM                         | PETROLEUM                               | PETROLEUM                     | PETROLEUM               | PETROLEUM                                                                                                                                                                                                                                                                                                                                                     |
| 29      | INTEGRATED DEVELOPMENT OF B-127 FIELDS                                  | ONGC                  | 12/2011                         | 03/2015                                      | 05/2016                                          | 2059.63                        | 2665.65                           | 1201.17                                 | 606.02                        | 14                      | Pipeline package: Non-performance by the contractor: : The contractor of pipeline package has served notice of termination of the contract on 11.01.2014 and again on 07.03.2014 in view of contractors inability to execute the work on time. -Delay in conversion of Rig Sagar Laxmi to MOPU due to financial issues and non-performance of the contractor. |
| 30      | CONVERSION OF RIG SAGAR SAMRAT TO MOBILE OFFSHORE PRODUCTION UNIT(MOPS) | ONGC                  | 03/2011                         | 05/2013                                      | 12/2015                                          | 861.79                         | 958.55                            | 843.52                                  | 96.76                         | 31                      | -Increase in scope of work -Delay in procurement of steel and fabrication of legs by the contractor.                                                                                                                                                                                                                                                          |
|         | POWER                                                                   | POWER                 | POWER                           | POWER                                        | POWER                                            | POWER                          | POWER                             | POWER                                   | POWER                         | POWER                   | POWER                                                                                                                                                                                                                                                                                                                                                         |
| 31      | WESTERN REGION STRENGTHENING SCHEME-V                                   | PGCIL                 | 12/2007                         | 09/2010                                      | 03/2016                                          | 477.69                         | 721.81                            | 520.09                                  | 244.12                        | 66                      | Forest clearance awaited & severe ROW problem in almost all locations. Balance portion of LILO at Navi Mumbai line is being completed using underground cable Howevre ROW problem for laying of cable continue. Critical.                                                                                                                                     |

| Srno.   | PROJECT                                                                                                | IMPLIMENTING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year   | ANTICIPATED DATE OF COMMISSIONING (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN (Rs. In crore)   | TIME OVERRUN (months)   | Reasons for Delay                                                                 |
|---------|--------------------------------------------------------------------------------------------------------|-----------------------|---------------------------------|----------------------------------------------|--------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|-------------------------------|-------------------------|-----------------------------------------------------------------------------------|
|         | RAILWAYS                                                                                               |                       |                                 |                                              |                                                  |                                |                                   |                                         |                               |                         |                                                                                   |
| 32      | MUMBAI URBAN TRANSPORT PROJECT PHASE-II                                                                | MRTP                  | 04/2008 03/2014                 |                                              | 03/2019                                          | 5300.00                        | 7986.04                           | 2431.72                                 | 2686.04                       | 60                      | Fund constraint affecting the progress of projects.                               |
| 33      | BELAPUR- SEAWOOD-URAN ELECTRIFIED DOUBLE LINE(MTP)                                                     | MRTP                  | 03/1996                         | 03/2004                                      | 03/2016                                          | 495.44                         | 1781.98                           | 436.79                                  | 1286.54                       | 144                     | Fund & land constraint (to be given by CIDCO) affecting the progress of projects. |
|         | SHIPPING AND PORTS                                                                                     |                       |                                 |                                              |                                                  |                                |                                   |                                         |                               |                         |                                                                                   |
| 34      | CONSTRUCTION OF OFFSHORE CONTAINER BERTHS AND DEVELOPMENT OF CONTAINER TERMINAL ON BOT BASIS IN MUMBAI | MUMBAI PORT TRU       | 01/2007                         | 12/2010                                      | 01/2016                                          | 366.39                         | 669.46                            | 407.33                                  | 303.07                        | 61                      | Not Reported                                                                      |
|         | MANIPUR                                                                                                |                       |                                 |                                              |                                                  |                                |                                   |                                         |                               |                         |                                                                                   |
|         | RAILWAYS                                                                                               |                       |                                 |                                              |                                                  |                                |                                   |                                         |                               |                         |                                                                                   |
| 35      | JIRIBAM TO IMPHAL (TUPUI)(NL)(NEFR)                                                                    | NFR                   | 04/2003 03/2011                 |                                              | 03/2019                                          | 727.56                         | 6570.75                           | 2787.99                                 | 5843.19                       | 96                      | Not Reported                                                                      |
|         | MIZORAM                                                                                                |                       |                                 |                                              |                                                  |                                |                                   |                                         |                               |                         |                                                                                   |
|         | POWER                                                                                                  |                       |                                 |                                              |                                                  |                                |                                   |                                         |                               |                         |                                                                                   |
| 36      | TUIRIAL HYDRO ELECTRIC PROJECT (60MW)                                                                  | NEEPCO                | 07/1998 07/2006                 |                                              | 10/2016                                          | 368.72                         | 1381.71                           | 822.11                                  | 1012.99                       | 123                     | Lack of sufficient labourers available to the Package Contractor.                 |
|         | RAILWAYS                                                                                               |                       |                                 |                                              |                                                  |                                |                                   |                                         |                               |                         |                                                                                   |
| 37      | BHAIRABI SAIRONG, NL, NEFR                                                                             | NFR                   | 04/2008 04/2014                 |                                              | 03/2018                                          | 619.34                         | 2820.25                           | 199.31                                  | 2200.91                       | 47                      | Not Reported                                                                      |
|         | MULTI STATE                                                                                            | MULTI STATE           | MULTI STATE                     | MULTI STATE                                  | MULTI STATE                                      | MULTI STATE                    | MULTI STATE                       | MULTI STATE                             | MULTI STATE                   | MULTI STATE             | MULTI STATE                                                                       |
|         | HEAVY INDUSTRY                                                                                         | HEAVY INDUSTRY        | HEAVY INDUSTRY                  | HEAVY INDUSTRY                               | HEAVY INDUSTRY                                   | HEAVY INDUSTRY                 | HEAVY INDUSTRY                    | HEAVY INDUSTRY                          | HEAVY INDUSTRY                | HEAVY INDUSTRY          | HEAVY INDUSTRY                                                                    |
| 38      | NATIONAL AUTOMOTIVE TESTING AND RD INFRASTRUCTURE PROJECT (NATRIP)                                     | HIPE                  | 04/2011                         | 09/2011                                      | 12/2017                                          | 1718.00                        | 3827.30                           | 0.00                                    | 2109.30                       | 75                      | Not Reported                                                                      |
|         | PETROLEUM                                                                                              | PETROLEUM             | PETROLEUM                       | PETROLEUM                                    | PETROLEUM                                        | PETROLEUM                      | PETROLEUM                         | PETROLEUM                               | PETROLEUM                     | PETROLEUM               | PETROLEUM                                                                         |
| 39      | URAN CHAKAN/SHIKRAP UR LPG PIPELINE                                                                    | HPCL                  | 12/2009                         | 10/2014                                      | 10/2016                                          | 309.81                         | 462.79                            | 222.98                                  | 152.98                        | 24                      | Not Reported                                                                      |

| Srno.   | PROJECT                                                               | IMPLIMENTING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year   | ANTICIPATED DATE OF COMMISSIONING (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN (Rs. In crore)   | TIME OVERRUN (months)   | Reasons for Delay                                                                                                                                                                                                                            |
|---------|-----------------------------------------------------------------------|-----------------------|---------------------------------|----------------------------------------------|--------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|-------------------------------|-------------------------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| 40      | DEVLOPMENT OF G1 AND GS-15 (ONGCL)                                    | ONGC                  | 04/2003                         | 04/2006                                      | 06/2015                                          | 429.82                         | 3955.21                           | 3439.38                                 | 3525.39                       | 110                     | LSTK contract was terminated on 04.06.07 due to non performance by the contrctor M/s CEL, Australia . Prolonged legal battle between ONGC, CEL and delay in Arbitration proceedings. Complication in well G-1-9 and well control activities. |
|         | POWER                                                                 | POWER                 | POWER                           | POWER                                        | POWER                                            | POWER                          | POWER                             | POWER                                   | POWER                         | POWER                   | POWER                                                                                                                                                                                                                                        |
| 41      | TRANSMISSION SYSTEM FOR PHASE-I GEN.PROJ.IN ORISSA PART-C             | PGCIL                 | 03/2011                         | 03/2014                                      | 08/2015                                          | 2569.25                        | 3105.51                           | 2796.47                                 | 536.26                        | 17                      | Forest clearance (wildlife sanctuary) delayed & severe ROW problem faced at Bhiwani end.                                                                                                                                                     |
| 42      | TRANSMISSION SYSTEM FOR IPP GENERATION PROJECTS IN MP AND CHATTISGARH | PGCIL                 | 09/2011                         | 12/2013                                      | 06/2015                                          | 1366.34                        | 1606.38                           | 1316.76                                 | 240.04                        | 18                      | Delayed due to delay in land acquisition.                                                                                                                                                                                                    |
| 43      | SYTEM STRENGTHENING OF SOUTHERN REGION - XIV                          | PGCIL                 | 12/2011                         | 08/2014                                      | 12/2015                                          | 297.33                         | 346.79                            | 276.57                                  | 49.46                         | 16                      | Severe ROW problem in Karnataka.                                                                                                                                                                                                             |
|         | RAILWAYS                                                              | RAILWAYS              | RAILWAYS                        | RAILWAYS                                     | RAILWAYS                                         | RAILWAYS                       | RAILWAYS                          | RAILWAYS                                | RAILWAYS                      | RAILWAYS                | RAILWAYS                                                                                                                                                                                                                                     |
| 44      | NEW MAYNAGURI TO JOGIGHOPA VIA CHANGRABANDHA (NL),NEFR                | NFR                   | 04/2000                         | 12/2008                                      | 03/2018                                          | 733.00                         | 2531.34                           | 1732.43                                 | 1798.34                       | 111                     | Work is affected due to land problems. State Govt. has been requested to expedite handing over of land to Railways for early commissioning of the line.                                                                                      |

| Srno.   | PROJECT                                                        | IMPLIMENTING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year   | ANTICIPATED DATE OF COMMISSIONING (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN (Rs. In crore)   | TIME OVERRUN (months)   | Reasons for Delay                                                                              |
|---------|----------------------------------------------------------------|-----------------------|---------------------------------|----------------------------------------------|--------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|-------------------------------|-------------------------|------------------------------------------------------------------------------------------------|
| 45      | GONDIA- JABALPUR(GC),(SE CR)                                   | SECR                  | 02/1997                         | 03/1998                                      | 12/2019                                          | 386.30                         | 1544.40                           | 590.26                                  | 1158.10                       | 261                     | Progress is undergoing as per the allotment of budget grant.                                   |
|         | NAGALAND                                                       | NAGALAND              | NAGALAND                        | NAGALAND                                     | NAGALAND                                         | NAGALAND                       | NAGALAND                          | NAGALAND                                | NAGALAND                      | NAGALAND                | NAGALAND                                                                                       |
|         | RAILWAYS                                                       | RAILWAYS              | RAILWAYS                        | RAILWAYS                                     | RAILWAYS                                         | RAILWAYS                       | RAILWAYS                          | RAILWAYS                                | RAILWAYS                      | RAILWAYS                | RAILWAYS                                                                                       |
| 46      | NEW LINE FROM DIMAPUR TO ZUBZA(KOHIMA) NATIONAL PROJECT (NEFR) | NFR                   | 04/2006                         | 03/2015                                      | 03/2020                                          | 850.00                         | 2973.42                           | 10.44                                   | 2123.42                       | 60                      | Land acquisition is pending.                                                                   |
|         | ODISHA                                                         | ODISHA                | ODISHA                          | ODISHA                                       | ODISHA                                           | ODISHA                         | ODISHA                            | ODISHA                                  | ODISHA                        | ODISHA                  | ODISHA                                                                                         |
|         | PETROLEUM                                                      | PETROLEUM             | PETROLEUM                       | PETROLEUM                                    | PETROLEUM                                        | PETROLEUM                      | PETROLEUM                         | PETROLEUM                               | PETROLEUM                     | PETROLEUM               | PETROLEUM                                                                                      |
| 47      | PARADIP REFINERY PROJECT                                       | IOCL                  | 02/2009                         | 11/2012                                      | 10/2015                                          | 29777.00                       | 34555.00                          | 29101.07                                | 4778.00                       | 35                      | Not Reported                                                                                   |
| 48      | MARKETING TERMINAL AT PARADEEP                                 | IOCL                  | 07/2009                         | 07/2013                                      | 07/2015                                          | 199.75                         | 239.73                            | 184.18                                  | 39.98                         | 24                      | Not Reported                                                                                   |
|         | POWER                                                          | POWER                 | POWER                           | POWER                                        | POWER                                            | POWER                          | POWER                             | POWER                                   | POWER                         | POWER                   | POWER                                                                                          |
| 49      | TRANSMISSION SYSTEM FOR PHASE-I GEN PROJECT IN ORISSA - PART-A | PGCIL                 | 09/2010                         | 03/2013                                      | 09/2015                                          | 2074.86                        | 2348.37                           | 1834.94                                 | 273.51                        | 30                      | Forest clearance delayed & severe ROW problem at Angul end in Odisha.                          |
|         | RAILWAYS                                                       | RAILWAYS              | RAILWAYS                        | RAILWAYS                                     | RAILWAYS                                         | RAILWAYS                       | RAILWAYS                          | RAILWAYS                                | RAILWAYS                      | RAILWAYS                | RAILWAYS                                                                                       |
| 50      | CHAMPAJHARAN- BIMALGARH DOUBLING EXTENSION                     | SER                   | 04/2010                         | 03/2015                                      | 12/2016                                          | 149.90                         | 230.00                            | 68.67                                   | 80.10                         | 21                      |                                                                                                |
| 51      | SEVOK RANGPO, NEFR                                             | NFR                   | 04/2008                         | 12/2015                                      | 03/2020                                          | 1339.48                        | 4190.00                           | 88.56                                   | 2850.52                       | 51                      | Delay in land acquisition affected the work progress in Rongchong and Kalimpong (West Bengal). |
|         | TAMIL NADU                                                     | TAMIL NADU            | TAMIL NADU                      | TAMIL NADU                                   | TAMIL NADU                                       | TAMIL NADU                     | TAMIL NADU                        | TAMIL NADU                              | TAMIL NADU                    | TAMIL NADU              | TAMIL NADU                                                                                     |
|         | ATOMIC ENERGY                                                  | ATOMIC ENERGY         | ATOMIC ENERGY                   | ATOMIC ENERGY                                | ATOMIC ENERGY                                    | ATOMIC ENERGY                  | ATOMIC ENERGY                     | ATOMIC ENERGY                           | ATOMIC ENERGY                 | ATOMIC ENERGY           | ATOMIC ENERGY                                                                                  |
| 52      | KUDANKULAM APP (NPCIL)                                         | NPCIL                 | 12/2001                         | 12/2008                                      | 09/2015                                          | 13171.00                       | 17270.00                          | 18632.00                                | 4099.00                       | 81                      | Not Reported                                                                                   |

| Srno.   | PROJECT                                   | IMPLIMENTING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year   | ANTICIPATED DATE OF COMMISSIONING (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN (Rs. In crore)   | TIME OVERRUN (months)   | Reasons for Delay                                                                                                                                                                                                                                                                                                                                                                                                                                                                                 |
|---------|-------------------------------------------|-----------------------|---------------------------------|----------------------------------------------|--------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|-------------------------------|-------------------------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|         | COAL                                      | COAL                  | COAL                            | COAL                                         | COAL                                             | COAL                           | COAL                              | COAL                                    | COAL                          | COAL                    | COAL                                                                                                                                                                                                                                                                                                                                                                                                                                                                                              |
| 53      | TUTICORIN THERMAL POWER PROJECT- 2X500 MW | NLC                   | 05/2008                         | 03/2012                                      | 06/2015                                          | 4904.54                        | 6602.74                           | 6223.31                                 | 1698.20                       | 39                      | The delay in late finalisation of sub- contractor by M/s BHEL, inadequate mobilization of resources by the contractor and slow progress of civil & structural fabrication & erection and TG erection in unit I & unit II.                                                                                                                                                                                                                                                                         |
| 54      | TPS-II EXPANSION (1470MW TO 1970MW) (NLC) | NLC                   | 10/2004                         | 06/2009                                      | 06/2015                                          | 2030.78                        | 3583.77                           | 3212.02                                 | 1552.99                       | 72                      | Unit I -The unit was under shutdown from 13.03.2015 due to the fire in the area of SUB 3 & 4 suspecting refractory failure and economizer puncture. The refractory work rectification completed. Load rising activity could not be carried out due to suction pressure in the ID Fan duct. Modification proposals are finalized in the ID fan duct. Modification of Duct involves erection of 140 Tons of ducts and structural materials. The materials required for erection are being received. |

| Srno.   | PROJECT                                                             | IMPLIMENTING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year   | ANTICIPATED DATE OF COMMISSIONING (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN (Rs. In crore)   | TIME OVERRUN (months)   | Reasons for Delay                                                                                                |
|---------|---------------------------------------------------------------------|-----------------------|---------------------------------|----------------------------------------------|--------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|-------------------------------|-------------------------|------------------------------------------------------------------------------------------------------------------|
|         | POWER                                                               | POWER                 | POWER                           | POWER                                        | POWER                                            | POWER                          | POWER                             | POWER                                   | POWER                         | POWER                   | POWER                                                                                                            |
| 55      | KUNADANKULAM APP TRANS SYSTEM (PGCIL)                               | PGCIL                 | 05/2005                         | 09/2008                                      | 03/2016                                          | 1779.29                        | 2159.07                           | 1891.95                                 | 379.78                        | 90                      | Severe ROW problem faced in Kerala. Work to start after assesment of compensation & payment by state govt./KSEB. |
|         | TELANGANA                                                           | TELANGANA             | TELANGANA                       | TELANGANA                                    | TELANGANA                                        | TELANGANA                      | TELANGANA                         | TELANGANA                               | TELANGANA                     | TELANGANA               | TELANGANA                                                                                                        |
|         | COAL                                                                | COAL                  | COAL                            | COAL                                         | COAL                                             | COAL                           | COAL                              | COAL                                    | COAL                          | COAL                    | COAL                                                                                                             |
| 56      | ADRIYALA SHAFT PROJECT                                              | SCCL                  | 12/2009                         | 03/2013                                      | 09/2015                                          | 212.34                         | 1228.39                           | 879.58                                  | 1016.05                       | 30                      | Delay in drivage of gate roadways due to adverse geomiining conditions.                                          |
|         | TRIPURA                                                             | TRIPURA               | TRIPURA                         | TRIPURA                                      | TRIPURA                                          | TRIPURA                        | TRIPURA                           | TRIPURA                                 | TRIPURA                       | TRIPURA                 | TRIPURA                                                                                                          |
|         | POWER                                                               | POWER                 | POWER                           | POWER                                        | POWER                                            | POWER                          | POWER                             | POWER                                   | POWER                         | POWER                   | POWER                                                                                                            |
| 57      | TRIPURA GAS BASED POWER PROJECT                                     | NEEPCO                | 07/2009                         | 07/2013                                      | 08/2015                                          | 421.01                         | 1007.68                           | 912.03                                  | 586.67                        | 25                      | Not Reported                                                                                                     |
| 58      | AGARTALA GAS TURBINE PLANT COMBINED CYCLE EXTENSION PROJECT (51 MW) | NEEPCO                | 07/2012                         | 12/2014                                      | 05/2015                                          | 296.87                         | 363.73                            | 311.69                                  | 66.86                         | 5                       | Not Reported                                                                                                     |
|         | RAILWAYS                                                            | RAILWAYS              | RAILWAYS                        | RAILWAYS                                     | RAILWAYS                                         | RAILWAYS                       | RAILWAYS                          | RAILWAYS                                | RAILWAYS                      | RAILWAYS                | RAILWAYS                                                                                                         |
| 59      | AGARTALA SABROOM, NL, NEFR                                          | NFR                   | 04/2008                         | 03/2014                                      | 03/2018                                          | 813.34                         | 2876.00                           | 823.83                                  | 2062.66                       | 48                      | Supreme court approval is required for NBWL clearance of 9.94 Hect Trishna Wild life Sanctuary.                  |
| 60      | CONSTRUCTION OF NL FROM KUMARGHAT- AGARTALA                         | NFR                   | 04/1999                         | 03/2007                                      | 03/2016                                          | 895.00                         | 1242.25                           | 1005.81                                 | 347.25                        | 108                     | Section will be completed after Lumding-Silchar, Badarpur- Kumarghat GC Project.                                 |
|         | UTTAR PRADESH                                                       | UTTAR PRADESH         | UTTAR PRADESH                   | UTTAR PRADESH                                | UTTAR PRADESH                                    | UTTAR PRADESH                  | UTTAR PRADESH                     | UTTAR PRADESH                           | UTTAR PRADESH                 | UTTAR PRADESH           | UTTAR PRADESH                                                                                                    |
|         | RAILWAYS                                                            | RAILWAYS              | RAILWAYS                        | RAILWAYS                                     | RAILWAYS                                         | RAILWAYS                       | RAILWAYS                          | RAILWAYS                                | RAILWAYS                      | RAILWAYS                | RAILWAYS                                                                                                         |
| 61      | AGRA-ETAWAH VIA FATEHABAD AND BAH (NL) NCR                          | NCR                   | 04/1999                         | 12/2009                                      | 06/2015                                          | 108.00                         | 432.72                            | 436.85                                  | 324.72                        | 66                      |                                                                                                                  |

| Srno.   | PROJECT                                                         | IMPLIMENTING AGENCY         | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year   | ANTICIPATED DATE OF COMMISSIONING (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN (Rs. In crore)   | TIME OVERRUN (months)       | Reasons for Delay                                                                                                                                                                                                                                                                                                                                                                                                                                                                                            |
|---------|-----------------------------------------------------------------|-----------------------------|---------------------------------|----------------------------------------------|--------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|-------------------------------|-----------------------------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| 62      | ETAWAH- MAINPURI (NL),NCR                                       | NCR                         | 04/1997                         | 12/2008                                      | 10/2015                                          | 120.00                         | 245.39                            | 249.33                                  | 125.39                        | 82                          |                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                              |
| 63      | UTRATIA- ZAFRABAD, NR (LINE DOUBLING)                           | NR                          | 04/2006                         | 03/2010                                      | 03/2017                                          | 325.00                         | 1564.54                           | 420.71                                  | 1239.54                       | 84                          |                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                              |
| 64      | ELECTRIFICATION OF KHURJA- MEERUT- SAHARANPUR AND G'BAD- MEERUT | RE                          | 02/2008                         | 03/2012                                      | 03/2016                                          | 171.10                         | 275.08                            | 141.55                                  | 103.98                        | 48                          | Initially the electrification of Khurja-Meerut- Saharanpur section was sanctioned in 1996-97 and subsequently the work was frozen. In 2007-08 electrification work of Khurja-Meerut- Saharanpur was defrozen and Ghaziabad-Meerut section also included as a material modification. Authorisation has been received on 13-08-2014 to run electric trains on Khurja-Meerut city. The electrification work on the balance portion is in progress and planned for completion by Nov 2015 (Meerut - Saharanpur). |
|         | ROAD TRANSPORT AND HIGHWAYS                                     | ROAD TRANSPORT AND HIGHWAYS | ROAD TRANSPORT AND HIGHWAYS     | ROAD TRANSPORT AND HIGHWAYS                  | ROAD TRANSPORT AND HIGHWAYS                      | ROAD TRANSPORT AND HIGHWAYS    | ROAD TRANSPORT AND HIGHWAYS       | ROAD TRANSPORT AND HIGHWAYS             | ROAD TRANSPORT AND HIGHWAYS   | ROAD TRANSPORT AND HIGHWAYS | ROAD TRANSPORT AND HIGHWAYS                                                                                                                                                                                                                                                                                                                                                                                                                                                                                  |
| 65      | AGRA-BYPASS(NS- 1/UP-1), NH-2,3                                 | NHAI                        | 12/2003                         | 09/2007                                      | 09/2017                                          | 348.16                         | 348.19                            | 269.40                                  | 0.03                          | 120                         | Not Reported                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                 |

| Srno.   | PROJECT                                       | IMPLIMENTING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year   | ANTICIPATED DATE OF COMMISSIONING (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN (Rs. In crore)   | TIME OVERRUN (months)   | Reasons for Delay                                                                                                                                                                                                                                                                                                |
|---------|-----------------------------------------------|-----------------------|---------------------------------|----------------------------------------------|--------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|-------------------------------|-------------------------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|         | UTTARAKHAND                                   | UTTARAKHAND           | UTTARAKHAND                     | UTTARAKHAND                                  | UTTARAKHAND                                      | UTTARAKHAND                    | UTTARAKHAND                       | UTTARAKHAND                             | UTTARAKHAND                   | UTTARAKHAND             | UTTARAKHAND                                                                                                                                                                                                                                                                                                      |
|         | POWER                                         | POWER                 | POWER                           | POWER                                        | POWER                                            | POWER                          | POWER                             | POWER                                   | POWER                         | POWER                   | POWER                                                                                                                                                                                                                                                                                                            |
| 66      | TAPOVAN- VISHNUGAD HEP (4X130MW)              | NTPC                  | 11/2006                         | 03/2013                                      | 12/2018                                          | 2978.48                        | 3846.30                           | 2460.00                                 | 867.82                        | 69                      | -Flash Flood in Jun- 12 in Uttarakhand leading to damage of coffer dam & approach road. -TBM stuck up thrice & L&T Alpine JV did not perform leading to termination of contract. -HRT Package is under retender & expected to be awarded shortly. The completion schedule is 3 years after award of HRT Package. |
| 67      | TEHRI PUMPED STORAGE PLANT(1000MW)            | THDCIL                | 07/2006                         | 07/2010                                      | 05/2018                                          | 1657.00                        | 2978.86                           | 1235.17                                 | 1321.86                       | 94                      | 1. Non availability of Asena Quarry 2.Regular hindrances in Chopra dumping area 3.Fund crises with HCC civil contractor.                                                                                                                                                                                         |
| 68      | VISHNUGAD PIPALKOTI HYDRO ELECTRIC PROJECT    | THDCIL                | 08/2008                         | 07/2014                                      | 11/2018                                          | 2491.58                        | 3745.08                           | 641.42                                  | 1253.50                       | 52                      |                                                                                                                                                                                                                                                                                                                  |
|         | WEST BENGAL                                   | WEST BENGAL           | WEST BENGAL                     | WEST BENGAL                                  | WEST BENGAL                                      | WEST BENGAL                    | WEST BENGAL                       | WEST BENGAL                             | WEST BENGAL                   | WEST BENGAL             | WEST BENGAL                                                                                                                                                                                                                                                                                                      |
|         | POWER                                         | POWER                 | POWER                           | POWER                                        | POWER                                            | POWER                          | POWER                             | POWER                                   | POWER                         | POWER                   | POWER                                                                                                                                                                                                                                                                                                            |
| 69      | TEESTA LOW DAM HEP, STAGE-IV (4X40 MW) (NHPC) | NHPC                  | 09/2005                         | 09/2009                                      | 06/2016                                          | 1061.38                        | 1929.15                           | 1762.59                                 | 867.77                        | 81                      | Financial crunch with M/s HCC affected work progress                                                                                                                                                                                                                                                             |
|         | RAILWAYS                                      | RAILWAYS              | RAILWAYS                        | RAILWAYS                                     | RAILWAYS                                         | RAILWAYS                       | RAILWAYS                          | RAILWAYS                                | RAILWAYS                      | RAILWAYS                | RAILWAYS                                                                                                                                                                                                                                                                                                         |
| 70      | BANKURA - DAMODAR (GC) (SER)                  | SER                   | 03/1998                         | 03/2005                                      | 12/2019                                          | 111.90                         | 2371.85                           | 486.25                                  | 2259.95                       | 177                     | Local disturbance and fund constraint affected the work progress.                                                                                                                                                                                                                                                |

|   Srno. | PROJECT                          | IMPLIMENTING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year   | ANTICIPATED DATE OF COMMISSIONING (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN (Rs. In crore) |   TIME OVERRUN (months) | Reasons for Delay                                                                                                                |
|---------|----------------------------------|-----------------------|---------------------------------|----------------------------------------------|--------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|-------------------------------|-------------------------|----------------------------------------------------------------------------------------------------------------------------------|
|      71 | TAMLUK DIGHA,LINE DOUBLING (SER) | SER                   | 03/1984                         | 06/2005                                      | 12/2019                                          |                         293.97 |                           1428.00 |                                  466.36 |                       1134.03 |                     174 | In Kanthi-Egra section land acquisition is kept in abeyance due to insufficient funds and no interest showing by the State Govt. |

## STATEMENT REFERRED TO IN REPLY TO PART  (c) OF LOK SABHA UNSTARRED QUESTION NO 1606  DUE FOR ANSWER ON  29.07.2015

## Details of State-wise central sector infrastructure projects showing time overrun of more than one year  (as on 01.06.2015)

| Srno.   | PROJECT                                                                                          | IMPLEMENTING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONING (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN (Rs. In crore)   | TIME OVERRUN (months)   | Reasons for Delay        |
|---------|--------------------------------------------------------------------------------------------------|-----------------------|---------------------------------|-----------------------------------------------|--------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|-------------------------------|-------------------------|--------------------------|
|         | CHHATISGARH                                                                                      | CHHATISGARH           | CHHATISGARH                     | CHHATISGARH                                   | CHHATISGARH                                      | CHHATISGARH                    | CHHATISGARH                       | CHHATISGARH                             | CHHATISGARH                   | CHHATISGARH             | CHHATISGARH              |
| 1       | SYSTEM STRENTHENING IN RAIPUR- WARDHA CORRIDOR FOR IPP PROJECTS IN CHHATTISGARH                  | PGCIL                 | 01/2012                         | 01/2015                                       | 03/2016                                          | 1422.85                        | 1422.85                           | 1105.42                                 | 0.00                          | 14                      | Forest clearance awaited |
| 2       | SYSTEM STRENGTHENING IN NORTH/WEST PARTOFWRFOR IPP PROJECTS IN CHATTISGARH                       | PGCIL                 | 12/2011                         | 08/2014                                       | 03/2016                                          | 1746.65                        | 2228.70                           | 1155.03                                 | 482.05                        | 19                      | Forest clearance awaited |
| 3       | TRANSMISSION SYSTEM STRENGTHENING IN WESTERN PARTOFWRFOR IPPS GENERATION PROJECTS IN CHATTISGARH | PGCIL                 | 11/2011                         | 07/2014                                       | 03/2016                                          | 2127.51                        | 2127.51                           | 2182.93                                 | 0.00                          | 20                      | Forest clearance awaited |
|         | JHARKHAND                                                                                        | JHARKHAND             | JHARKHAND                       | JHARKHAND                                     | JHARKHAND                                        | JHARKHAND                      | JHARKHAND                         | JHARKHAND                               | JHARKHAND                     | JHARKHAND               | JHARKHAND                |
| 4       | TRANSMISSION SYSTEM FOR PHASE-1 GENERATION PROJECTS IN JHARKHAND AND WEST BENGAL- PART-A1        | PGCIL                 | 10/2011                         | 11/2013                                       | 12/2015                                          | 558.26                         | 558.26                            | 445.41                                  | 0.00                          | 25                      | Forest clearance awaited |
|         | MADHYA PRADESH                                                                                   | MADHYA PRADESH        | MADHYA PRADESH                  | MADHYA PRADESH                                | MADHYA PRADESH                                   | MADHYA PRADESH                 | MADHYA PRADESH                    | MADHYA PRADESH                          | MADHYA PRADESH                | MADHYA PRADESH          | MADHYA PRADESH           |
| 5       | BHOPAL-SANCHI                                                                                    | NHAI                  | 10/2011                         | 01/2013                                       | 12/2015                                          | 209.00                         | 209.00                            | 11.28                                   | 0.00                          | 35                      | Forest clearance awaited |

## Annexure - II

| Srno.   | PROJECT                                                                                                 | IMPLEMENTING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONING (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN (Rs. In crore)   | TIME OVERRUN (months)   | Reasons for Delay        |
|---------|---------------------------------------------------------------------------------------------------------|-----------------------|---------------------------------|-----------------------------------------------|--------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|-------------------------------|-------------------------|--------------------------|
|         | MAHARASHTRA                                                                                             | MAHARASHTRA           | MAHARASHTRA                     | MAHARASHTRA                                   | MAHARASHTRA                                      | MAHARASHTRA                    | MAHARASHTRA                       | MAHARASHTRA                             | MAHARASHTRA                   | MAHARASHTRA             | MAHARASHTRA              |
| 6       | WESTERN REGION STRENGTHENING SCHEME-V                                                                   | PGCIL                 | 12/2007                         | 09/2010                                       | 03/2016                                          | 477.69                         | 721.81                            | 520.09                                  | 244.12                        | 66                      | Forest clearance awaited |
|         | MULTI STATE                                                                                             | MULTI STATE           | MULTI STATE                     | MULTI STATE                                   | MULTI STATE                                      | MULTI STATE                    | MULTI STATE                       | MULTI STATE                             | MULTI STATE                   | MULTI STATE             | MULTI STATE              |
| 7       | TRANSMISSION SYSTEM OF VINDHUACHAL - IV AND RIHAND - III GEN. PROJ.                                     | PGCIL                 | 03/2010                         | 11/2012                                       | 07/2015                                          | 4672.99                        | 4672.99                           | 3703.27                                 | 0.00                          | 32                      | Forest clearance awaited |
| 8       | TRANSMISSION SYSTEM FOR PHASE-I GEN.PROJ.IN                                                             | PGCIL                 | 03/2011                         | 03/2014                                       | 08/2015                                          | 2569.25                        | 3105.51                           | 2796.47                                 | 536.26                        | 17                      | Forest clearance awaited |
| 9       | ORISSA PART-C TRANSMISSION SYSTEM FOR PHASE-I GENERATION PROJECTS IN JHARKHAND AND WEST BENGAL- PART-A2 | PGCIL                 | 12/2011                         | 08/2014                                       | 09/2015                                          | 2422.66                        | 2422.66                           | 1873.86                                 | 0.00                          | 13                      | Forest clearance awaited |
| 10      | NORTHERN REGION SYSTEM STRENGHENING SCHEME XVI                                                          | PGCIL                 | 07/2010                         | 07/2013                                       | 11/2015                                          | 752.64                         | 689.03                            | 482.22                                  | -63.61                        | 28                      | Forest clearance awaited |
| 11      | NORTHERN REGION SYSTEM STRENGTHENING SCHEME-XXIV                                                        | PGCIL                 | 11/2011                         | 11/2014                                       | 12/2015                                          | 723.63                         | 723.63                            | 509.32                                  | 0.00                          | 13                      | Forest clearance awaited |
| 12      | TRANSMISSION SYSTEM FOR TRANSFER OF POWER FROM GEN.PROJ IN SIKKIM TO NR/WR PART-B                       | PGCIL                 | 03/2011                         | 11/2013                                       | 12/2015                                          | 1585.12                        | 1585.12                           | 1467.86                                 | 0.00                          | 25                      | Forest clearance awaited |
| 13      | TRANSMISSION SYSTEM ASSOCIATED WITH PALLATANA GBPP and BPTS.                                            | PGCIL                 | 02/2010                         | 12/2012                                       | 03/2016                                          | 2144.00                        | 2144.00                           | 2128.20                                 | 0.00                          | 39                      | Forest clearance awaited |

| Srno.   | PROJECT                                                              | IMPLEMENTING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONING (month/year)   | ANTICIPATED DATE OF COMMISSIONING (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN (Rs. In crore)   | TIME OVERRUN (months)   | Reasons for Delay        |
|---------|----------------------------------------------------------------------|-----------------------|---------------------------------|-----------------------------------------------|--------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|-------------------------------|-------------------------|--------------------------|
| 14      | TRANSMISSION SYSTEM ASSOCIATED WITH MUNDRA ULTRA MEGA POWER PROJECT  | PGCIL                 | 10/2008                         | 10/2012                                       | 03/2016                                          | 4824.12                        | 4824.12                           | 4078.18                                 | 0.00                          | 41                      | Forest clearance awaited |
|         | ODISHA                                                               | ODISHA                | ODISHA                          | ODISHA                                        | ODISHA                                           | ODISHA                         | ODISHA                            | ODISHA                                  | ODISHA                        | ODISHA                  | ODISHA                   |
| 15      | HINGULA OC-II EXP. PH-III (15 MTY)                                   | MCL                   | 11/2008                         | 03/2013                                       | 03/2017                                          | 479.53                         | 479.53                            | 173.03                                  | 0.00                          | 48                      | Environmental Clearance  |
| 16      | KANIHA OCP, MCL, (10.0 MTY)                                          | MCL                   | 12/2007                         | 03/2013                                       | 03/2017                                          | 457.77                         | 457.77                            | 172.18                                  | 0.00                          | 48                      | Environmental Clearance  |
| 17      | ANANTA OC EXPANSION PH-III (15.0 MTY)                                | MCL                   | 08/2008                         | 03/2012                                       | 03/2017                                          | 207.28                         | 207.28                            | 191.16                                  | 0.00                          | 60                      | Environmental Clearance  |
| 18      | TALABIRA OCP                                                         | MCL                   | 03/2008                         | 03/2016                                       | 03/2020                                          | 447.72                         | 447.72                            | 52.58                                   | 0.00                          | 48                      | Environmental Clearance  |
| 19      | GOPAL PRASAD OCP (15MTY)                                             | MCL                   | 02/2008                         | 03/2015                                       | 03/2021                                          | 395.87                         | 395.87                            | 77.18                                   | 0.00                          | 72                      | Environmental Clearance  |
| 20      | TRANSMISSION SYSTEM FOR PHASE-I GENERATION PROJECTS IN ORISSA-PART B | PGCIL                 | 12/2010                         | 12/2013                                       | 09/2015                                          | 2743.19                        | 2743.19                           | 2718.80                                 | 0.00                          | 21                      | Forest clearance awaited |
| 21      | TRANSMISSION SYSTEM FOR PHASE-I GEN PROJECT IN ORISSA - PART-A       | PGCIL                 | 09/2010                         | 03/2013                                       | 09/2015                                          | 2074.86                        | 2348.37                           | 1834.94                                 | 273.51                        | 30                      | Forest clearance awaited |

***