Lok Sabha Question No. 1954 (UNSTARRED), answered on 2016-07-28
Subject: East-West Corridor Project
Ministry: ROAD TRANSPORT AND HIGHWAYS
Asked by: SUSHMITA DEV

be pleased to state:

- (a) the present status of East-West Corridor Project from May 2014 in Assam, particularly in the District of Cachar and Dima Hasao; and
- (b) the time by which it is likely to be completed?

## ANSWER

## THE MINISTER OF STATE IN THE MINISTRY OF ROAD TRANSPORT AND HIGHWAYS

(SHRI PON. RADHAKRISHNAN)

- (a) to (b) Madam,  present  Status  of  East-West  Corridor  project  with  National  Highways Authority of India (NHAI) in the state of Assam is placed at Annexure.

## GOVERMNENT OF INDIA

## MINISTRY OF ROAD TRANSPORT AND HIGHWAYS

## LOK SABHA UNSTARRED QUESTION NO. 1954

ANSWERED ON 28 TH  JULY, 2016

## EAST-WEST CORRIDOR PROJECT

1954.   KUMARI SUSHMITA DEV:

Will the Minister of ROAD TRANSPORT AND HIGHWAYS

## औ

## ANNEXURE

## ANNEXURE  REFERRED  TO  IN  REPLY  TO  PART  (b)  OF  LOK  SABHA  UNSTARRED  QUESTION  NO.  1954  ANSWERED  ON 28.07.2016 ASKED BY KUMARI SUSHMITA DEV REGARDING 'EAST-WEST CORRIDOR PROJECT'

|   Sl. No | Project                                                                  | NH No. (Old / New)   | District                  |   Total Length (Km) |   Length completed up to April, 2014 (Km) |   Length completed from May, 2014 to June, 2016 (Km) |   Total length completed (Km) | Likely completion date   | Remarks                              |
|----------|--------------------------------------------------------------------------|----------------------|---------------------------|---------------------|-------------------------------------------|------------------------------------------------------|-------------------------------|--------------------------|--------------------------------------|
|        1 | 4 laning from WBBorder (Srirampur) to Kochugaon section (AS-12)          | 31C / 27             | Kokrajhar (BTC)           |              30     |                                    27.595 |                                                0     |                        27.595 | -                        | Project terminated w.e.f. 29.03.2016 |
|        2 | 4 laning from Kachugaon to Karigaon section (AS-11)                      | 31C / 27             | Kokrajhar (BTC)           |              29.715 |                                    25.053 |                                                4.662 |                        29.715 | Sep-16                   | Work under progress.                 |
|        3 | 4 laning from Karigaon to Rakhaldobi section (AS-10)                     | 31C / 27             | Bongaigaon& Chirang (BTC) |              32.683 |                                    28.55  |                                                3.983 |                        32.533 | Sep-16                   | Work under progress.                 |
|        4 | 4 laning from Rakhaldobi to Patiladoha section (AS-09)                   | 31 / 27              | Bongaigaon                |              21.5   |                                    21.5   |                                                0     |                        21.5   | -                        | Project Completed                    |
|        5 | 4 laning from Patiladoha to Kaljhar section (AS-08)                      | 31 / 27              | Barpeta &Baska (BTC)      |              30     |                                    30     |                                                0     |                        30     | -                        | Project Completed                    |
|        6 | 4 laning from Kaljhar to Patacharkuchi section (AS-07)                   | 31 / 27              | Barpeta                   |              27.3   |                                    22.1   |                                                0.99  |                        23.09  | Dec-16                   | Work under progress.                 |
|        7 | 4 laning from Patacharkuchi to Nalbari section(AS-06)                    | 31 / 27              | Nalbari& Baska (BTC)      |              24.7   |                                    23.9   |                                                0.2   |                        24.1   | Sep-16                   | Work under progress.                 |
|        8 | 4 laning from Nalbari to Puthimari section (AS-05)                       | 31 / 27              | Nalbari &Kamrup (Rural)   |              28     |                                    24.25  |                                                3.75  |                        28     | -                        | Project Substantially Completed      |
|        9 | 4 laning from Puthimari to Amingaon section (AS-04)                      | 31 / 27              | Kamrup (Rural)            |              26.814 |                                    21.75  |                                                5.064 |                        26.814 | -                        | Project Substantially Completed      |
|       10 | Construction of New Brahamaputra Bridge (Amingaon to Jalukbari) (AS- 28) | 31 / 27              | Kamrup (Metrol)           |               4.7   |                                     0.3   |                                                2.98  |                         3.28  | Sep-16                   | Work under progress.                 |
|       11 | 4 laning of Guwahati Bypass                                              | 37 / 27              | Kamrup (Metrol)           |              18     |                                    18     |                                                0     |                        18     | -                        | Project Completed                    |
|       12 | 4 laning from Khanapara (Guwahati) to Sonapur (AS-03)                    | 37 / 27              | Kamrup (Metrol)           |              19.1   |                                    18     |                                                0.9   |                        18.9   | Sep-16                   | Work under progress.                 |
|       13 | 4 laning from Sonapur to Jagiroad section (AS-20)                        | 37 / 27              | Kamrup (Metrol)           |              22     |                                    21.26  |                                                0.38  |                        21.64  | Sep-16                   | Work under progress.                 |
|       14 | 4 laning from Jagirod to Dharmatul section (AS-19)                       | 37 / 27              | Morigaon                  |              25.5   |                                    24.87  |                                                0.63  |                        25.5   | -                        | Project Substantially                |

|    |                                                                   |         |                  |         |         |        |         |                                                                                                                                                                                    | Completed                                                                                                                                                                          |
|----|-------------------------------------------------------------------|---------|------------------|---------|---------|--------|---------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| 15 | 4 laning from Dharmaful to Raha section (AS-02)                   | 37 / 27 | Morigaon& Nagaon |  24.5   |  23.86  |  0.64  |  24.5   | Sep-16                                                                                                                                                                             | Work under progress.                                                                                                                                                               |
| 16 | 4 laning from Raha to Nagaon section (i/c Naogaon Bypass) (AS-18) | 37 / 27 | Nagaon           |  23.663 |  23.663 |  0     |  23.663 | -                                                                                                                                                                                  | Project Completed                                                                                                                                                                  |
| 17 | 4 laning from Naogaon to Doboka section (AS-17)                   | 36 / 27 | Nagaon           |  30.362 |  30.362 |  0     |  30.362 | -                                                                                                                                                                                  | Project Completed                                                                                                                                                                  |
| 18 | 4 laning from Doboka to Lanka section (i/c Daboka Bypass) (AS-16) | 54 / 27 | Nagaon           |  24.032 |  24.032 |  0     |  24.032 | -                                                                                                                                                                                  | Project Completed                                                                                                                                                                  |
| 19 | 4 laning from Lanka to Udali section (AS-15)                      | 54 / 27 | Nagaon           |  18     |  18     |  0     |  18     | -                                                                                                                                                                                  | Project Completed                                                                                                                                                                  |
| 20 | 4 laning from Udali to Manderdisa (Lumding) section (AS-27)       | 54 / 27 | Nagaon           |  20.5   |  13.5   |  5     |  18.5   | Dec-16                                                                                                                                                                             | Incessant rain since April, 2016 has affected the progress of work                                                                                                                 |
| 21 | 4 laning from Manderdisa (Lumding) to Hatikhali section(AS-26)    | 54 / 27 | Dima Hasao       |  22.9   |  11.15  |  9.53  |  20.68  | Dec-16                                                                                                                                                                             | Incessant rain since April, 2016 has affected the progress of work                                                                                                                 |
| 22 | 4 laning from Hatikhali to Lailing section(AS-25)                 | 54 / 27 |                  |  27.6   |  10     | 13.29  |  23.29  | Mar-17                                                                                                                                                                             | Incessant rain since April, 2016 has affected the progress of work                                                                                                                 |
| 23 | 4 laning from Lailing to Maibong section (AS-24)                  | 54 / 27 |                  |  15.55  |  13.7   |  1.285 |  14.985 | Dec-16                                                                                                                                                                             | Incessant rain since April, 2016 has affected the progress of work                                                                                                                 |
| 24 | 4 laning from Maibong to Narimbanglo section (AS-23)              | 54 / 27 |                  |  15.57  |  14.25  |  0.55  |  14.8   | Sep-16                                                                                                                                                                             | Incessant rain since April, 2016 has affected the progress of work                                                                                                                 |
| 25 | 4 laning from Narimbanglo to Jatinga section (AS-22)              | 54 / 27 |                  |  23.38  |  14.695 |  5.05  |  19.745 | Mar-17                                                                                                                                                                             | Incessant rain since April, 2016 has affected the progress of work                                                                                                                 |
| 26 | 4 laning from Jatinga to Harangajao section (AS-21)               | 54 / 27 |                  |  25.19  |   4     |  0     |   4     | Slow progress by the contractor. Notice under clause 46.1 under GCC of Contract Agreement served to contractor by the Engineer, M/s ICT Pvt. Ltd. LA, Landslide & sinking zone has | Slow progress by the contractor. Notice under clause 46.1 under GCC of Contract Agreement served to contractor by the Engineer, M/s ICT Pvt. Ltd. LA, Landslide & sinking zone has |
| 27 | 4 laning from Balachera to Silchar section (AS-01)                | 54 / 27 | Cachar           |  25.76  |  25.76  |  0     |  25.76  | -                                                                                                                                                                                  | Project Completed                                                                                                                                                                  |
|    | Total                                                             |         |                  | 637.019 | 534.1   | 58.884 | 592.984 |                                                                                                                                                                                    |                                                                                                                                                                                    |

*****