Lok Sabha Question No. 1806 (UNSTARRED), answered on 2016-07-27
Subject: Infrastructure Projects
Ministry: STATISTICS AND PROGRAMME IMPLEMENTATION
Asked by: POONAMBEN HEMATBHAI MAADAM, SUSHMITA DEV, S.P. MUDDAHANUMEGOWDA, MAHEISH GIRRI, NALIN KUMAR KATEEL, B.N. CHANDRAPPA, DODDAALAHALLI KEMPEGOWDA SURESH, RAJU ALIAS DEVAPPA ANNA SHETTI

## 1

## GOVERNMENT OF INDIA

## MINISTRY OF STATISTICS AND PROGRAMME IMPLEMENTATION

## LOK SABHA

## UNSTARRED QUESTION NO. 1806

TO BE ANSWERED ON WEDNESDAY, THE 27 TH  JULY, 2016

## INFRASTRUCTURE PROJECTS

## 1806.  SHRIMATI POONAMBEN MAADAM:

KUMARI SUSHMITA DEV:

SHRI S.P. MUDDAHANUME GOWDA:

SHRI MAHEISH GIRRI:

SHRI NALIN KUMAR KATEEL:

SHRI B.N. CHANDRAPPA:

SHRI D.K. SURESH:

SHRI RAJU SHETTY:

## Will  the  Minister  of  STATISTICS  AND  PROGRAMME  IMPLEMENTATION be pleased to state:

- (a) the details of major central sector infrastructure schemes/projects being implemented in various States, State-wise during the last three
- years and the current year;
- (b) whether a large number of infra projects are stalled/running behind schedule and if so, the details thereof including reasons therefor and
- consequential cost over-run, incurring cost overrun;
- (c)  whether  the  Government  proposes  to  abandon  several  projects and if so, the details thereof and the reasons therefor; and
- (d) the action plan chalked out by the Government to expedite/complete the ongoing projects without any further delay?

## ANSWER

## MINISTER  FOR  STATISTICS  AND  PROGRAMME  IMPLEMENTATION  (SHRI D. V. SADANANDA GOWDA)

- (a) : Government  through  the Ministry of Statistics  and  Programme Implementation  monitors  on-going  Central  Sector  Infrastructure  Projects costing  Rs.  150  crore  and  above  on  time  and  cost  overruns  through  its

Online Computerised Monitoring System (OCMS) on the basis of information provided  by  the  project  implementation  agencies.  The  State-wise  details during the last three years and the current year are at Annexure-I, II, III and IV.

- (b):  As  on  01.06.2016,  a  total  of  1076  projects  are  on  the  monitor  of  this Ministry.  Of  these,  330  projects  are  showing  time  overruns,  241  projects are showing cost overrun and 70 projects are showing both time and cost overruns with respect to their original project implementation schedules. Details are at Annexure V, VI and VII.

The  causes  for  time  and  cost  overruns  are  project-specific,  depend  on  a variety  of  technical,  financial  and  administrative  factors,  and  differ  from project  to  project.  However,  as  reported  by  the  project  implementing agencies  on  this  Ministry's  OCMS,  the  main  reasons  for  delay  in  timely completion  of  the  Projects  are  law  and  order  problems,  delay  in  land acquisition, delay in environment and forest clearances, funding constraints, rehabilitation and resettlement issues, local body / municipal permissions, utility shifting, contractual issues, etc.

- (c): There is no such information on the OCMS of this Ministry in respect of any specific project/s.

(d):  The  major  steps  undertaken  to  ensure  completion  of  Central  Sector Infrastructure  Projects  without  time  and  cost  overruns  include:  rigorous project  appraisal;  On-line  Computerized  Monitoring  System  (OCMS)  for better monitoring; setting up of Standing Committees in the Ministries for fixation  of  responsibility  for  time  and  cost  overruns;  regular  review  of infrastructure  projects  by  the  concerned  administrative  Ministries;  and setting up of Central Sector Projects Coordination Committees (CSPCCs) in the States under the concerned Chief Secretaries for removal of bottlenecks  and  for facilitating  the  speedy  implementation  of  major projects.

3

## STATEMENT REFERRED TO IN REPLY TO PART (a) OF LOK SABHA UNSTARRED QUESTION NO 1806  DUE FOR ANSWER ON  27.07.2016

## STATE-WISE DETAILS OF  CENTRAL SECTOR INFRASTRUCTURE  PROJECTS COSTING Rs. 150 CRORE AND ABOVE  (as on 01.04.2014)

| SN     | PROJECT                                                                                | SECTOR    | IMPLEME NTING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | REPORTED CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN ^ (%)   | TIME OVERRUN $ (MONTHS)   |
|--------|----------------------------------------------------------------------------------------|-----------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|----------------------|---------------------------|
| ANDHRA | PRADESH                                                                                | PRADESH   | PRADESH                | PRADESH                         | PRADESH                                        | PRADESH                                           | PRADESH                        | PRADESH                           | PRADESH                                          | PRADESH              | PRADESH                   |
| 1      | KAKATIYA LONGWALL                                                                      | COAL      | SCCL                   | 12/2008                         | 12/2012                                        | 03/2016                                           | 453.63                         | 453.63                            | 102.23                                           | 0.00                 | 39                        |
| 2      | RAMAGUNDAM OC-II EXTENSION                                                             | COAL      | SCCL                   | 12/2009                         | 03/2012                                        | 03/2015                                           | 418.97                         | 418.97                            | 240.26                                           | 0.00                 | 36                        |
| 3      | MANUGURU OC-II EXTENSION PHASE- II                                                     | COAL      | SCCL                   | 03/2010                         | 03/2012                                        | 03/2015                                           | 181.19                         | 181.19                            | 35.35                                            | 0.00                 | 36                        |
| 4      | ADRIYALA SHAFT PROJECT                                                                 | COAL      | SCCL                   | 12/2009                         | 03/2013                                        | 03/2015                                           | 212.34                         | 1228.39                           | 1206.66                                          | 478.50               | 24                        |
| 5      | RKP OCP PHASE-I                                                                        | COAL      | SCCL                   | 03/2010                         | 03/2015                                        | 03/2015                                           | 209.78                         | 209.78                            | 93.46                                            | 0.00                 | 0                         |
| 6      | KISTARAM OCP                                                                           | COAL      | SCCL                   | 11/2010                         | 03/2015                                        | 03/2015                                           | 242.29                         | 242.29                            | 0.00                                             | 0.00                 | 0                         |
| 7      | RCE OF INDARAM OCP(1.20 MTPA)                                                          | COAL      | SCCL                   | 07/2011                         | 03/2015                                        | 03/2015                                           | 162.76                         | 162.76                            | 2.56                                             | 0.00                 | 0                         |
| 8      | JALAGAM VENGALA RAO OCP-II                                                             | COAL      | SCCL                   | 07/2011                         | 03/2015                                        | 03/2015                                           | 447.06                         | 447.06                            | 29.04                                            | 0.00                 | 0                         |
| 9      | RG OC -III EXTENSION (PHASE -II) PROJECT                                               | COAL      | SCCL                   | 06/2012                         | 06/2015                                        | 06/2015                                           | 365.01                         | 365.01                            | 5.43                                             | 0.00                 | 0                         |
| 10     | RFR OF MANUGURU OC PROJECT                                                             | COAL      | SCCL                   | 11/2012                         | 03/2016                                        | 03/2016                                           | 430.14                         | 430.14                            | 65.48                                            | 0.00                 | 0                         |
| 11     | KALYANIKHANI OPENCAST PROJECT                                                          | COAL      | SCCL                   | 07/2012                         | 07/2016                                        | 07/2016                                           | 417.33                         | 417.33                            | 0.24                                             | 0.00                 | 0                         |
| 12     | SHANTIKHANI LONGWALL PROJ-SCCL                                                         | COAL      | SCCL                   | 10/2006                         | 03/2012                                        | N.A.                                              | 249.03                         | 249.03                            | 61.70                                            | 0.00                 | N.A.                      |
| 13     | JALLARAM SHAFT PROJECT                                                                 | COAL      | SCCL                   | 09/2007                         | 03/2013                                        | N.A.                                              | 467.78                         | 467.78                            | 12.31                                            | 0.00                 | N.A.                      |
| 14     | DIESEL HYDROTREATOR PROJECT AT VISAKH REFINERY                                         | PETROLEUM | HPCL                   | 03/2009                         | 09/2011                                        | 07/2014                                           | 3597.00                        | 2730.00                           | 2061.74                                          | -24.10               | 34                        |
| 15     | STRATEGIC CRUDE OIL STORAGE PROJECT AT VIZAG                                           | PETROLEUM | ISPRL                  | 01/2006                         | 10/2011                                        | 09/2014                                           | 672.00                         | 1038.00                           | 936.55                                           | 54.46                | 35                        |
| 16     | COMMON SYSTEM ASSOCIATED WITH ISGS PROJECTS IN VEMAGIRI AREA OF ANDHRA PRADESH PART-A1 | POWER     | PGCIL                  | 03/2012                         | 06/2014                                        | 06/2014                                           | 206.44                         | 206.44                            | 42.57                                            | 0.00                 | 0                         |
| 17     | COMMON SYSTEM ASSOCIATED WITH ISGS PROJECTS IN KRISHNAPATTNAM OF ANDHRA PRADESH(PGCIL) | POWER     | PGCIL                  | 08/2011                         | 08/2014                                        | 08/2014                                           | 1637.34                        | 1637.34                           | 1353.68                                          | 0.00                 | 0                         |
| 18     | TRANSMISSION SYS ASSOCIATED WITH KRISHNAPATNAM UMPP-PART C1                            | POWER     | PGCIL                  | 02/2012                         | 08/2014                                        | 08/2014                                           | 324.33                         | 324.33                            | 141.27                                           | 0.00                 | 0                         |
| 19     | SYSTEM STRENGTHENING IN SOUTHERN REGION - XXII                                         | POWER     | PGCIL                  | 02/2014                         | 08/2014                                        | 08/2014                                           | 243.53                         | 243.53                            | 0.00                                             | 0.00                 | 0                         |
| 20     | TRANSMISSION SYSTEM ASSOCIATED WITH KRISHNAPATNAM UMPP-PART B                          | POWER     | PGCIL                  | 02/2012                         | 10/2014                                        | 10/2014                                           | 1927.16                        | 1927.16                           | 906.91                                           | 0.00                 | 0                         |

3

|   SN | PROJECT                                                                                             | SECTOR                      | IMPLEME NTING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 4   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   REPORTED CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN ^ (%) | TIME OVERRUN $ (MONTHS)   |
|------|-----------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|--------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|----------------------|---------------------------|
|   21 | COMMON SYSTEM ASSOCIATED WITH EAST COAST ENERGY PVT. LTD. & NCC POWER PROJECTS LTD. LTOA GENERATION | POWER                       | PGCIL                  | 06/2012                         | 06/2015                                          | 06/2015                                           |                        1909.24 |                           1909.24 |                                           381.51 |                 0    | 0                         |
|   22 | MANUGURU-RAMAGUNDAM                                                                                 | RAILWAYS                    | (SCR)                  | 04/2013                         | N.A.                                             | N.A.                                              |                        1112    |                           1112    |                                             0    |                 0    | N.A.                      |
|   23 | KONDAPALLI-PENUBALLI                                                                                | RAILWAYS                    | (SCR)                  | 04/2013                         | N.A.                                             | N.A.                                              |                         723    |                            723    |                                             0    |                 0    | N.A.                      |
|   24 | BHADRACHALAM-KOVVUR                                                                                 | RAILWAYS                    | (SCR)                  | 04/2012                         | N.A.                                             | N.A.                                              |                         923.23 |                            923.23 |                                             0    |                 0    | N.A.                      |
|   25 | GUDUR-DURGARAJAPATNAM                                                                               | RAILWAYS                    | (SCR)                  | 04/2011                         | N.A.                                             | N.A.                                              |                         283.54 |                            283.54 |                                             0.16 |                 0    | N.A.                      |
|   26 | CUMBUM-PRODDATUR                                                                                    | RAILWAYS                    | (SCR)                  | 04/2013                         | N.A.                                             | N.A.                                              |                         829    |                            829    |                                             0    |                 0    | N.A.                      |
|   27 | AKKANNAPET-MEDAK                                                                                    | RAILWAYS                    | (SCR)                  | 04/2012                         | N.A.                                             | N.A.                                              |                         153    |                            153    |                                             0    |                 0    | N.A.                      |
|   28 | NADIKUDE-SRI KALAHASTI                                                                              | RAILWAYS                    | (SCR)                  | 04/2011                         | N.A.                                             | N.A.                                              |                        1313.48 |                           1313.48 |                                             0.64 |                 0    | N.A.                      |
|   29 | BHADRACHALAM ROAD-SATTUPALLI                                                                        | RAILWAYS                    | (SCR)                  | 04/2010                         | N.A.                                             | N.A.                                              |                         337.49 |                            337.49 |                                             0.21 |                 0    | N.A.                      |
|   30 | HYDERABAD/SECUNDERABD MULTI MODAL TRANSPORT SYSTEM(MMTS) PHASE-II                                   | RAILWAYS                    | MRTP                   | 04/2012                         | 04/2012                                          | 03/2016                                           |                         632.68 |                            816.55 |                                            17.37 |                29.06 | 47                        |
|   31 | RAICHUR-GUNTAKAL(DL)(SCR)                                                                           | RAILWAYS                    | RVNL                   | 04/2003                         | 12/2007                                          | N.A.                                              |                         136.62 |                            289.93 |                                             0    |               112.22 | N.A.                      |
|   32 | OBULAVARIPALLE- KRISHNAPATNAM(RVNL)                                                                 | RAILWAYS                    | RVNL                   | 07/2006                         | 03/2008                                          | N.A.                                              |                         743    |                           1117.11 |                                             0    |                50.35 | N.A.                      |
|   33 | PEDAPALLI-KARIMNAGAR-NIZAMABAD NL(SCR)                                                              | RAILWAYS                    | SCR                    | 12/1994                         | N.A.                                             | 02/2014                                           |                         124.43 |                            925.3  |                                           663.66 |               643.63 | N.A.                      |
|   34 | NANDYAL-YERRAGUNTLA(NL),SCR                                                                         | RAILWAYS                    | SCR                    | 03/1996                         | 02/2009                                          | 03/2012                                           |                         155.74 |                            883    |                                           679.45 |               466.97 | 37                        |
|   35 | MACHERLA-NALGONDA(NL)(SCR)                                                                          | RAILWAYS                    | SCR                    | 07/1998                         | 07/2008                                          | 07/2008                                           |                         125    |                            480    |                                             0.86 |               284    | 0                         |
|   36 | KOTLPALLI-NARASAPUR (NL) (SCR)                                                                      | RAILWAYS                    | SCR                    | 12/2001                         | N.A.                                             | N.A.                                              |                         330    |                           1045.2  |                                             9.41 |               216.73 | N.A.                      |
|   37 | MANOHARABAD-KOTHPALL NEW LINE(SCR)                                                                  | RAILWAYS                    | SCR                    | 04/2006                         | N.A.                                             | N.A.                                              |                         378.56 |                            791.59 |                                             0.76 |               109.11 | N.A.                      |
|   38 | JAGGAYYAPET - MELLACHERUVU                                                                          | RAILWAYS                    | SCR                    | 04/2007                         | 01/1999                                          | N.A.                                              |                         313.24 |                            313.24 |                                           176.96 |                 0    | N.A.                      |
|   39 | ARMUR TO KADLOOR YELLAREDDY                                                                         | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2010                         | 02/2012                                          | 06/2013                                           |                         390.56 |                            390.56 |                                           772.4  |                 0    | 16                        |
|   40 | SIX LANNING OF NELLORE- CHILKALURIPET KM.1182.802 TO KM.1366.547                                    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 11/2011                         | 05/2014                                          | 05/2014                                           |                        1535    |                           1535    |                                          1328.51 |                 0    | 0                         |
|   41 | CHILKALURIPET-VIJAYWADA 6 LANE (KM 355 TO KM 434.15)                                                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 05/2009                         | 10/2011                                          | N.A.                                              |                         572.3  |                            572.3  |                                           886.91 |                 0    | N.A.                      |
|   42 | CUDDAPAH-MYDUKUR-KURNOOL KM- 167.750-356.502 KM                                                     | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 11/2010                         | 05/2013                                          | N.A.                                              |                        1585    |                           1585    |                                           957.8  |                 0    | N.A.                      |
|   43 | MECHANIZATION OF COAL HANDLING FACILITIES TO 200000 DWT VESSELS ON DBFOT BASIS                      | SHIPPING AND PORTS          | PORT TRUST             | 02/2010                         | 06/2010                                          | 11/2012                                           |                         444.1  |                            444.1  |                                             0    |                 0    | 29                        |
|   44 | COKE OVEN BATTERY NO. 4 PHASE-II                                                                    | STEEL                       | RINL                   | 06/2006                         | 09/2008                                          | 04/2014                                           |                         108    |                            216.68 |                                           160.46 |               100.63 | 67                        |

| SN                | PROJECT                                                                                | SECTOR              | IMPLEME NTING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 5   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | REPORTED CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN ^ (%)   | TIME OVERRUN $ (MONTHS)   |
|-------------------|----------------------------------------------------------------------------------------|---------------------|------------------------|---------------------------------|--------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|----------------------|---------------------------|
| 45                | EXPANSION OF LIQUID STEEL CAPACITY FROM 3MT TO 6.3MT (RINL)                            | STEEL               | RINL                   | 10/2005                         | 10/2009                                          | 07/2014                                           | 8692.00                        | 12291.00                          | 10792.31                                         | 41.41                | 57                        |
| 46                | 67.5 MWTG-5 AUX. S'TEM EMERGENCY POWER REQUIREMENT EXP. UNIT                           | STEEL               | RINL                   | 07/2007                         | 01/2010                                          | 11/2013                                           | 202.00                         | 343.58                            | 290.19                                           | 70.09                | 46                        |
| 47                | 330 TPH BOILER-6 AND AUXILIARY SYSTEM                                                  | STEEL               | RINL                   | 08/2006                         | 12/2009                                          | 06/2013                                           | 260.00                         | 349.64                            | 259.71                                           | 34.48                | 42                        |
| ARUNACHAL PRADESH | ARUNACHAL PRADESH                                                                      | ARUNACHAL PRADESH   | ARUNACHAL PRADESH      | ARUNACHAL PRADESH               | ARUNACHAL PRADESH                                | ARUNACHAL PRADESH                                 | ARUNACHAL PRADESH              | ARUNACHAL PRADESH                 | ARUNACHAL PRADESH                                | ARUNACHAL PRADESH    | ARUNACHAL PRADESH         |
| 48                | KAMENG HYDROELECTRIC PROJECT (NEEPCO)                                                  | POWER               | NEEPCO                 | 12/2004                         | 12/2009                                          | 03/2017                                           | 2496.90                        | 4653.95                           | 2816.40                                          | 86.39                | 87                        |
| 49                | PARE HYDRO ELECTRIC PROJECT                                                            | POWER               | NEEPCO                 | 12/2008                         | 08/2013                                          | 09/2015                                           | 573.99                         | 1128.38                           | 811.78                                           | 96.59                | 25                        |
| 50                | SUBANSIRI LOWER H.E.P (NHPC)                                                           | POWER               | NHPC                   | 09/2003                         | 09/2010                                          | 07/2018                                           | 6285.33                        | 10667.00                          | 6788.54                                          | 69.71                | 94                        |
| 51                | CONSTRUCTION OF NEW LINE FROM HARMATI-ITANAGAR/NARHARIAGUN, NEFR                       | RAILWAYS            | NEFR                   | 09/1996                         | N.A.                                             | 03/2014                                           | 156.00                         | 406.40                            | 406.33                                           | 160.51               | N.A.                      |
| ASSAM             | ASSAM                                                                                  | ASSAM               | ASSAM                  | ASSAM                           | ASSAM                                            | ASSAM                                             | ASSAM                          | ASSAM                             | ASSAM                                            | ASSAM                | ASSAM                     |
| 52                | ASSAM GAS CRACKER PROJECT                                                              | PETROCHEMICALS BCPL | PETROCHEMICALS BCPL    | 04/2006                         | 04/2012                                          | N.A.                                              | 5460.61                        | 8920.00                           | 7671.12                                          | 63.35                | N.A.                      |
| 53                | WAX PROJECT                                                                            | PETROLEUM           | NRL                    | 06/2010                         | 12/2013                                          | 03/2014                                           | 576.60                         | 676.05                            | 511.99                                           | 17.25                | 3                         |
| 54                | GAS TURBINE GENERATION SET                                                             | PETROLEUM           | OIL                    | 07/2009                         | 10/2011                                          | 06/2014                                           | 216.88                         | 216.88                            | 177.92                                           | 0.00                 | 32                        |
| 55                | CENTRAL GAS GATHERING STATION AND OFFTAKE POINT                                        | PETROLEUM           | OIL                    | 08/2008                         | 06/2012                                          | 06/2014                                           | 144.02                         | 204.29                            | 154.08                                           | 41.85                | 24                        |
| 56                | UPGRADATION OF CRUDE OIL PUMP STATIONS OF NAHARKATIYA-BARAUNI CRUDE OIL TRUNK PIPELINE | PETROLEUM           | OIL                    | 09/2012                         | 03/2015                                          | 03/2015                                           | 871.35                         | 871.35                            | 10.93                                            | 0.00                 | 0                         |
| 57                | ASSAM RENEWAL PROJECT FOR GROUP A                                                      | PETROLEUM           | ONGC                   | 03/2009                         | 03/2013                                          | 03/2015                                           | 2465.15                        | 2378.89                           | 1496.19                                          | -3.50                | 24                        |
| 58                | CONSTRUCTION OF ONE ETP AND THREE ETPS CUM WATER INJECTION PLANTS(WIP)                 | PETROLEUM           | ONGC                   | 06/2010                         | 01/2014                                          | 01/2015                                           | 202.94                         | 202.94                            | 2.00                                             | 0.00                 | 12                        |
| 59                | BONGAIGAON THERMAL POWER PROJECT                                                       | POWER               | NTPC                   | 01/2008                         | 07/2011                                          | 08/2016                                           | 4375.35                        | 4375.35                           | 4311.00                                          | 0.00                 | 61                        |
| 60                | NEW B.G. LINE FROM TETELIA TO BYRNIHAT (NATIONAL PROJECT), NEFR                        | RAILWAYS            | NEFR                   | 09/2006                         | N.A.                                             | 03/2018                                           | 200.00                         | 385.20                            | 181.12                                           | 92.60                | N.A.                      |
| 61                | AMBARI FALAKATA TO NEW MAYNAGURI                                                       | RAILWAYS            | NEFR                   | 04/2011                         | N.A.                                             | 03/2016                                           | 312.12                         | 312.12                            | 76.43                                            | 0.00                 | N.A.                      |
| 62                | BPUTRA BRIDGE AT BOGIBIL AND LINK LINES,NEFR                                           | RAILWAYS            | NEFR                   | 09/1997                         | 04/2008                                          | 12/2017                                           | 1000.00                        | 4500.00                           | 3092.23                                          | 350.00               | 116                       |
| 63                | LUMDING-SILCHAR JIRIBAM, BADARPUR-BARAIGRAM KUMARGHAT NATIONAL PROJECT                 | RAILWAYS            | NEFR                   | 04/1996                         | 03/2009                                          | 03/2017                                           | 1676.31                        | 4184.84                           | 4020.98                                          | 149.65               | 96                        |
| 64                | KATAKHAL TO BHAIRABI                                                                   | RAILWAYS            | NEFR                   | 04/1998                         | 12/2012                                          | 03/2018                                           | 227.90                         | 218.36                            | 133.58                                           | -4.19                | 63                        |
| 65                | LUMDING-HOJAI PATCH DOUBLING PROJECT                                                   | RAILWAYS            | NEFR                   | 04/2012                         | N.A.                                             | N.A.                                              | 246.07                         | 246.07                            | 1.11                                             | 0.00                 | N.A.                      |

|   SN | PROJECT                                                   | SECTOR                      | IMPLEME NTING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 6   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   REPORTED CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN ^ (%) |   TIME OVERRUN $ (MONTHS) |
|------|-----------------------------------------------------------|-----------------------------|------------------------|---------------------------------|--------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|----------------------|---------------------------|
|   66 | SONAPUR TO GUWAHTI (AS-3)                                 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 03/2008                                          | 01/2015                                           |                         245    |                            245    |                                           491.2  |                 0    |                        82 |
|   67 | GUWHATI TO NALBARI (AS-4)                                 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 04/2008                                          | 01/2015                                           |                         175.96 |                            175.96 |                                           249.37 |                 0    |                        81 |
|   68 | GUWAHATI TO NALBARI (AS-5)                                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 04/2008                                          | 01/2015                                           |                         198.16 |                            198.16 |                                           306.31 |                 0    |                        81 |
|   69 | NALBARI T BIJNI (AS-7)                                    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 04/2008                                          | 01/2015                                           |                         208    |                            208    |                                           313.93 |                 0    |                        81 |
|   70 | HARANGAJO TO MAIBANG,KM 164.08- 190.587 NH-54             | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 09/2007                                          | 05/2014                                           |                         212    |                            333.83 |                                            73.71 |                57.47 |                        80 |
|   71 | SILCHAR-UDARBAND (PH.II) HN-54, KM.309 TO KM.275          | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 09/2007                                          | 12/2013                                           |                         157.47 |                            157.47 |                                           260.3  |                 0    |                        75 |
|   72 | DHARAMTUL TO SONAPUR,KM 205-183 (AS-20)                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 05/2008                                          | 07/2014                                           |                         160    |                            160    |                                           209.92 |                 0    |                        74 |
|   73 | MAIBANG TO LUNDING (AS-26), KM.60.500 TO KM.83.400, NH-54 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 11/2008                                          | 12/2014                                           |                         167.64 |                            265.63 |                                            92.14 |                58.45 |                        73 |
|   74 | MAIBANG TO LUNDING (AS-24), KM.111.000 TO KM.126.450      | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 11/2008                                          | 12/2014                                           |                         155.04 |                            241.28 |                                           151.77 |                55.62 |                        73 |
|   75 | NALBARI TO BIJNI (AS-6)                                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 06/2008                                          | 05/2014                                           |                         225    |                            225    |                                           269.79 |                 0    |                        71 |
|   76 | BRAHMPUTRA BRIDGE,NH NO-31                                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 04/2010                                          | 01/2016                                           |                         217.61 |                            309.56 |                                           306.32 |                42.25 |                        69 |
|   77 | MAIBANG TO LUNDING (AS-25), KM.83.400 TO KM.111.000       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 04/2009                                          | 12/2014                                           |                         199.81 |                            382.02 |                                           107.55 |                91.19 |                        68 |
|   78 | MAIBANG TO LUNDING (AS-27), KM.40.000 TO KM.60.500        | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 04/2009                                          | 12/2014                                           |                         200    |                            247.43 |                                           180.36 |                23.72 |                        68 |
|   79 | HARANGAJO TO MAIBANG (AS-23), KM.126.450 TO KM.140.700    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 02/2009                                          | 05/2014                                           |                         280    |                            361    |                                           339.45 |                28.93 |                        63 |
|   80 | HARANGAJO TO MAIBANG, NH-54                               | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 07/2009                                          | 04/2014                                           |                         196    |                            331.23 |                                           183.67 |                68.99 |                        57 |

| SN   | PROJECT                                                   | SECTOR                      | IMPLEME NTING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 7   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | REPORTED CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN ^ (%)   | TIME OVERRUN $ (MONTHS)   |
|------|-----------------------------------------------------------|-----------------------------|------------------------|---------------------------------|--------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|----------------------|---------------------------|
| 81   | BIJNI TO ASSAM/WB BORDER PH.II, KM.30.00 TO 0.00, NH-31 C | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 06/2005                                          | N.A.                                              | 230.00                         | 230.00                            | 240.09                                           | 0.00                 | N.A.                      |
| 82   | BIJNI TO ASSAM WB BORDER (NH- 31.C)(1)(NHAI)              | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 06/2008                                          | N.A.                                              | 195.00                         | 195.00                            | 262.98                                           | 0.00                 | N.A.                      |
| 83   | BIJNI TO ASSAM /WB.BORDER (NH- 31.C)(NHAI)                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 06/2008                                          | N.A.                                              | 237.80                         | 237.80                            | 292.51                                           | 0.00                 | N.A.                      |
| 84   | NALBARI TO BIJNI (AS-8)                                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 06/2008                                          | N.A.                                              | 200.00                         | 200.00                            | 308.16                                           | 0.00                 | N.A.                      |
| 85   | NAGAON TO DHARAMTUL (AS-2)                                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 06/2008                                          | N.A.                                              | 264.72                         | 264.72                            | 303.05                                           | 0.00                 | N.A.                      |
| 86   | DHARAMTUL TO SONAPUR (AS-19)                              | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 06/2008                                          | N.A.                                              | 200.00                         | 200.00                            | 257.33                                           | 0.00                 | N.A.                      |
| 87   | ASSAM TELECOM CIRCLE, PHASE-V.I, 2G & 3G                  | TELECOMMUNICAT IONS         | BSNL                   | 06/2007                         | 01/2009                                          | 06/2014                                           | 336.81                         | 336.81                            | 183.16                                           | 0.00                 | 65                        |
| 88   | PAGLADIYA DAM PROJECT                                     | WATER RESOURCES             | MOWR                   | 01/2001                         | 12/2007                                          | 12/2012                                           | 542.90                         | 1187.00                           | 35.49                                            | 118.64               | 60                        |
|      | BIHAR                                                     |                             |                        |                                 |                                                  |                                                   |                                |                                   |                                                  |                      |                           |
| 89   | BARH STPP(3X660MW) NTPC                                   | POWER                       | NTPC                   | 12/2003                         | 12/2009                                          | 03/2017                                           | 8692.97                        | 8693.00                           | 9238.00                                          | 0.00                 | 87                        |
| 90   | BARH STPP STAGE                                           | POWER                       | NTPC                   | 02/2008                         | 08/2013                                          | 03/2015                                           | 7341.04                        | 7341.04                           | 6847.00                                          | 0.00                 | 19                        |
| 91   | -II IMMEDIATE EVACUATION SYSTEM WITH BARH-II TPS          | POWER                       | PGCIL                  | 12/2011                         | 08/2014                                          | 08/2014                                           | 901.77                         | 901.77                            | 598.30                                           | 0.00                 | 0                         |
| 92   | GAYA-DALTONGANJ VIA RAFIGANJ (NL)                         | RAILWAYS                    | ECOR                   | 04/2008                         | N.A.                                             | N.A.                                              | 445.25                         | 445.25                            | 1.14                                             | 0.00                 | N.A.                      |
| 93   | BIHTA-AURANGABAD (NL)                                     | RAILWAYS                    | ECOR                   | 04/2008                         | N.A.                                             | N.A.                                              | 326.20                         | 326.20                            | 1.67                                             | 0.00                 | N.A.                      |
| 94   | SAKRI-HASANPUR ROAD (NL)                                  | RAILWAYS                    | ECOR                   | 04/1999                         | N.A.                                             | N.A.                                              | 175.69                         | 325.00                            | 240.38                                           | 84.98                | N.A.                      |
| 95   | CHHAPRA-MUZAFFARPUR (NL)                                  | RAILWAYS                    | ECOR                   | 04/2006                         | N.A.                                             | N.A.                                              | 285.07                         | 378.56                            | 103.76                                           | 32.80                | N.A.                      |
| 96   | PATNA GANGA BRIDGE (NL), ECR                              | RAILWAYS                    | ECR                    | 04/2001                         | 10/2007                                          | 12/2015                                           | 624.47                         | 2921.00                           | 2071.46                                          | 367.76               | 98                        |
| 97   | RAIL-CUM-ROAD BRIDGE AT MUNGER (NL), ECR                  | RAILWAYS                    | ECR                    | 04/2002                         | 03/2009                                          | 12/2014                                           | 921.00                         | 2363.00                           | 1339.96                                          | 156.57               | 69                        |
| 98   | KOSI BRIDGE (NL),                                         | RAILWAYS                    | ECR                    | 04/2002                         | 03/2012                                          | 03/2013                                           | 323.41                         | 341.41                            | 295.38                                           | 5.57                 | 12                        |
| 99   | ECR MANSI-PURNIA (EXTENSION OF MANSI- SAHARSA) GAN ECR    | RAILWAYS                    | ECR                    | 04/1996                         | 03/2012                                          | 03/2013                                           | 114.01                         | 477.88                            | 451.33                                           | 319.16               | 12                        |
| 100  | KHAGARIA-KUSHESHWAR ASTHAN (NL) (ECR)                     | RAILWAYS                    | ECR                    | 04/1997                         | N.A.                                             | N.A.                                              | 78.23                          | 162.87                            | 126.82                                           | 108.19               | N.A.                      |
| 101  | HAJIPUR-SUGAULI VIA VAISHALI (NL), ECR                    | RAILWAYS                    | ECR                    | 04/2003                         | N.A.                                             | N.A.                                              | 324.66                         | 528.65                            | 195.19                                           | 62.83                | N.A.                      |
| 102  | DANIAWAN-BIHARSARIF (NL), ECR                             | RAILWAYS                    | ECR                    | 04/2001                         | N.A.                                             | N.A.                                              | 104.79                         | 406.92                            | 145.42                                           | 288.32               | N.A.                      |
| 103  | DARBANGHA-KUSHESHWARSTHAN (NL)                            | RAILWAYS                    | ECR                    | 04/2005                         | N.A.                                             | N.A.                                              | 366.73                         | 366.73                            | 4.95                                             | 0.00                 | N.A.                      |

|   SN | PROJECT                                                                  | SECTOR                      | IMPLEME NTING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 8   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   REPORTED CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN ^ (%) | TIME OVERRUN $ (MONTHS)   |
|------|--------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|--------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|----------------------|---------------------------|
|  104 | MOTIHARI-SITAMARHI (NL)                                                  | RAILWAYS                    | ECR                    | 04/2006                         | N.A.                                             | N.A.                                              |                         211    |                            211    |                                             4.41 |                 0    | N.A.                      |
|  105 | SITAMARHI-JAYNAGAR-NIRMALI VIA SURSAND (NL)                              | RAILWAYS                    | ECR                    | 04/2008                         | N.A.                                             | N.A.                                              |                         678.62 |                            678.62 |                                            16.35 |                 0    | N.A.                      |
|  106 | MUZAFFARPUR-KATRA-ORAI- JANAKPUR ROAD (NL)                               | RAILWAYS                    | ECR                    | 04/2008                         | N.A.                                             | N.A.                                              |                         228.05 |                            228.05 |                                             1.47 |                 0    | N.A.                      |
|  107 | ARARIA-SUPAUL (NL)                                                       | RAILWAYS                    | ECR                    | 04/2008                         | N.A.                                             | N.A.                                              |                         304.41 |                            304.41 |                                             0.19 |                 0    | N.A.                      |
|  108 | KURSELA-BIHARIGANJ (NL)                                                  | RAILWAYS                    | ECR                    | 04/2008                         | N.A.                                             | N.A.                                              |                         192.56 |                            192.56 |                                             0.38 |                 0    | N.A.                      |
|  109 | MUZAFFARPUR-DARBANGHA (NL)                                               | RAILWAYS                    | ECR                    | 04/2008                         | N.A.                                             | N.A.                                              |                         281.3  |                            281.3  |                                             0.58 |                 0    | N.A.                      |
|  110 | SAKRI-NIRMALI AND JHANJHARPUR- LAUKAHABAZAR AND SAHARSA- FORBESGANJ (GC) | RAILWAYS                    | ECR                    | 04/2004                         | N.A.                                             | N.A.                                              |                         372.14 |                            355.81 |                                           338.97 |                -4.39 | N.A.                      |
|  111 | JAYNAGAR-BIJALPURA INCLUDING EXTENSION BIJALPURA- BARDIBAS(NEPAL) GC     | RAILWAYS                    | ECR                    | 04/2009                         | N.A.                                             | N.A.                                              |                         470    |                            470    |                                            59.44 |                 0    | N.A.                      |
|  112 | HAJIPUR-RAMDAYALUNAGAR DOUBLING                                          | RAILWAYS                    | ECR                    | 04/2013                         | N.A.                                             | N.A.                                              |                         213.01 |                            213.01 |                                             0    |                 0    | N.A.                      |
|  113 | JAYANAGAR-DARBHANGA-NARKATIA GANJ(GC),ECR                                | RAILWAYS                    | ECR                    | 04/1997                         | 03/2012                                          | N.A.                                              |                         233    |                           1043.56 |                                           732.63 |               347.88 | N.A.                      |
|  114 | KISHANGANJ JALALGARH, NL, NEFR                                           | RAILWAYS                    | NEFR                   | 04/2008                         | N.A.                                             | 03/2015                                           |                         282.92 |                            359.86 |                                             2.22 |                27.19 | N.A.                      |
|  115 | KATIHAR - JOGBANI (GC)(NEFR)                                             | RAILWAYS                    | NEFR                   | 09/2001                         | 12/2010                                          | 03/2015                                           |                         100    |                            725.53 |                                           445.01 |               625.53 | 51                        |
|  116 | NEW B.G. LINE FROM ARARIA TO GALGALIA (THAKURGUNG), NEFR                 | RAILWAYS                    | NEFR                   | 09/2006                         | N.A.                                             | N.A.                                              |                         300    |                            532.87 |                                            43.94 |                77.62 | N.A.                      |
|  117 | MAHARAJGANJ-MASRAKH (NL) - NER                                           | RAILWAYS                    | NER                    | 04/2003                         | N.A.                                             | 02/2013                                           |                         218.19 |                            472    |                                           192.27 |               116.33 | N.A.                      |
|  118 | ARA-BHABHUA ROAD (NL)                                                    | RAILWAYS                    | SER                    | 04/2008                         | N.A.                                             | N.A.                                              |                         490.8  |                            490.8  |                                             0.39 |                 0    | N.A.                      |
|  119 | NAWADA-LAXMIPUR (NL)                                                     | RAILWAYS                    | SER                    | 04/2008                         | N.A.                                             | N.A.                                              |                         620.57 |                            620.57 |                                             0    |                 0    | N.A.                      |
|  120 | HARNOUT -SET.UP OF W/S TO UND. POH OF UP TO50 COAC. WS AND PU            | RAILWAYS                    | WS&PU                  | 04/2003                         | N.A.                                             | 03/2012                                           |                          98.74 |                            337.3  |                                           222.07 |               241.6  | N.A.                      |
|  121 | CHHAPRA-SETTING UP OF WHEEL MANUFACTURING PLANT                          | RAILWAYS                    | WS&PU                  | 03/2005                         | N.A.                                             | 03/2012                                           |                         470.09 |                           1417.97 |                                          1011.09 |               201.64 | N.A.                      |
|  122 | 2 LANING OF MUZAFFARPUR - SONBARSA                                       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 05/2011                         | 11/2013                                          | 11/2013                                           |                         511.54 |                            511.54 |                                            65.78 |                 0    | 0                         |
|  123 | 2-LANNING WITH PS KHAGARIA- PURNEA                                       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 05/2011                         | 02/2014                                          | 02/2014                                           |                         664    |                            664    |                                           688.13 |                 0    | 0                         |
|  124 | PATNA-BAKTZARPUR KM.181.3 TO KM.231.95                                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 09/2011                         | 03/2014                                          | 03/2014                                           |                         574    |                            574    |                                           794.16 |                 0    | 0                         |
|  125 | 2-LANNING WITH PS MOTIHARI- RAXAUL                                       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 10/2011                         | 04/2014                                          | 04/2014                                           |                         375.09 |                            375.09 |                                           174.34 |                 0    | 0                         |
|  126 | 2LANING WITH PS GOPALGANJ- CHAPPRA                                       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2011                         | 05/2014                                          | 05/2014                                           |                         325    |                            325    |                                           166.73 |                 0    | 0                         |

9

| SN   | PROJECT                                                         | SECTOR                      | IMPLEME NTING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | REPORTED CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN ^ (%)   | TIME OVERRUN $ (MONTHS)   |
|------|-----------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|----------------------|---------------------------|
| 127  | 2-LANING WITH PAVED SHOULDER OF MUZAFFARPUR-BARAUNI             | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 07/2012                         | 07/2014                                        | 07/2014                                           | 356.40                         | 356.40                            | 42.51                                            | 0.00                 | 0                         |
| 128  | FORBESGANJ TO SIMRAHI (NH- 57)(NHAI)                            | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 09/2008                                        | N.A.                                              | 332.94                         | 332.94                            | 511.54                                           | 0.00                 | N.A.                      |
| 129  | DEEWAPUR TO UP/BIHAR BORDER (LMNHP-9)-NH-28, KM.402-360.915     | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 10/2008                                        | N.A.                                              | 300.00                         | 300.00                            | 181.32                                           | 0.00                 | N.A.                      |
| 130  | PATNA-MUZZAFFARPUR                                              | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 08/2010                         | 02/2013                                        | N.A.                                              | 671.30                         | 671.30                            | 630.90                                           | 0.00                 | N.A.                      |
| 131  | 2 LANNING OF MOKAMA-MUNGER                                      | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 05/2011                         | 05/2013                                        | N.A.                                              | 351.54                         | 351.54                            | 394.67                                           | 0.00                 | N.A.                      |
| 132  | 4-LANNING OF CHAPRA-HAJIPUR                                     | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 01/2011                         | 07/2013                                        | N.A.                                              | 575.00                         | 575.00                            | 819.07                                           | 0.00                 | N.A.                      |
| 133  | 2 LANNING OF MUZAFFARPUR - SONBARSA                             | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 05/2011                         | 11/2013                                        | N.A.                                              | 511.54                         | 511.54                            | 687.49                                           | 0.00                 | N.A.                      |
|      | CHANDIGARH                                                      | CHANDIGARH                  | CHANDIGARH             | CHANDIGARH                      | CHANDIGARH                                     | CHANDIGARH                                        | CHANDIGARH                     | CHANDIGARH                        | CHANDIGARH                                       | CHANDIGARH           | CHANDIGARH                |
| 134  | DEVELOPMENT OF CHANDIGARH INTERNATIONAL AIRPORT(MOHALI) PH - II | CIVIL AVIATION              | AAI                    | 02/2011                         | 03/2015                                        | 03/2015                                           | 452.00                         | 452.00                            | 230.42                                           | 0.00                 | 0                         |
|      | CHHATISGARH                                                     | CHHATISGARH                 | CHHATISGARH            | CHHATISGARH                     | CHHATISGARH                                    | CHHATISGARH                                       | CHHATISGARH                    | CHHATISGARH                       | CHHATISGARH                                      | CHHATISGARH          | CHHATISGARH               |
| 135  | KUSMUNDA EXPN.OCP(SECL)(10- 15)MTY                              | COAL                        | SECL                   | 06/2008                         | 03/2013                                        | 03/2023                                           | 1188.31                        | 7612.33                           | 747.82                                           | 540.60               | 120                       |
| 136  | GEVRA EXPANSION OCP (SECL) (25- 35) MTY                         | COAL                        | SECL                   | 06/2010                         | 03/2014                                        | 03/2016                                           | 2675.67                        | 2675.67                           | 1632.11                                          | 0.00                 | 24                        |
| 137  | DIPKA EXPANSION OCP (SECL) (20-25) MTY                          | COAL                        | SECL                   | 12/2009                         | 03/2014                                        | 03/2016                                           | 1943.66                        | 1943.66                           | 1345.03                                          | 0.00                 | 24                        |
| 138  | CHURCHA ROUG(1.35MTY)                                           | COAL                        | SECL                   | 06/2008                         | 03/2014                                        | 03/2016                                           | 462.35                         | 462.35                            | 270.85                                           | 0.00                 | 24                        |
| 139  | KARTALI (EAST) OCP (2.50 MTY)                                   | COAL                        | SECL                   | 07/2008                         | 03/2014                                        | 03/2016                                           | 178.44                         | 178.44                            | 0.00                                             | 0.00                 | 24                        |
| 140  | MANIKPUR OC EXPANSION (3.5 MTY)                                 | COAL                        | SECL                   | 12/2009                         | 03/2014                                        | 03/2016                                           | 321.42                         | 321.50                            | 213.59                                           | 0.02                 | 24                        |
| 141  | JAGANNATHPOR OC                                                 | COAL                        | SECL                   | 09/2008                         | 03/2015                                        | 03/2017                                           | 152.43                         | 152.43                            | 0.00                                             | 0.00                 | 24                        |
| 142  | PELMA OCP(10.00MTY)                                             | COAL                        | SECL                   | 07/2008                         | 03/2015                                        | 03/2015                                           | 448.32                         | 448.32                            | 0.00                                             | 0.00                 | 0                         |
| 143  | AMLAI OC EXPANSION SECTOR B (1.50 MTY)                          | COAL                        | SECL                   | 11/2009                         | 03/2016                                        | 03/2016                                           | 150.59                         | 198.59                            | 90.43                                            | 31.87                | 0                         |
| 144  | BAROUD OC EXPANSION (RCE)- 3MTY                                 | COAL                        | SECL                   | 04/2012                         | 03/2016                                        | 03/2016                                           | 258.56                         | 258.56                            | 55.25                                            | 0.00                 | 0                         |
| 145  | CHHAL OC SEAM -III (6.00 MTY)                                   | COAL                        | SECL                   | 12/2013                         | 03/2022                                        | 03/2022                                           | 610.33                         | 610.33                            | 0.00                                             | 0.00                 | 0                         |
| 146  | LARA SUPER THERMAL POWER PROJECT STAGE-I (2 X 800 MW)           | POWER                       | NTPC                   | 11/2012                         | 05/2017                                        | 05/2017                                           | 11846.00                       | 11846.00                          | 1321.00                                          | 0.00                 | 0                         |

9

| SN      | PROJECT                                                                                              | SECTOR            | IMPLEME NTING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 10   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | REPORTED CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN ^ (%)   | TIME OVERRUN $ (MONTHS)   |
|---------|------------------------------------------------------------------------------------------------------|-------------------|------------------------|---------------------------------|---------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|----------------------|---------------------------|
| 147     | SYSTEM STRENGTHENING IN NORTH/WEST PART OF WR FOR IPP PROJECTS IN CHATTISGARH                        | POWER             | PGCIL                  | 12/2011                         | 08/2014                                           | 05/2015                                           | 1746.65                        | 1746.65                           | 317.22                                           | 0.00                 | 9                         |
| 148     | WR-NR HVDC INTERCONNECTOR FOR IPP PROJECTS IN CHHATTISGARH                                           | POWER             | PGCIL                  | 03/2012                         | 06/2015                                           | 12/2015                                           | 9569.76                        | 9569.76                           | 1577.68                                          | 0.00                 | 6                         |
| 149     | ESTABLISHMENT OF POOLING STATIONS AT CHAMPA AND RAIGARH FOR IPP GENERATION PROJECT IN CHHATTISGARH   | POWER             | PGCIL                  | 05/2011                         | 05/2014                                           | 05/2014                                           | 1961.87                        | 1961.87                           | 0.00                                             | 0.00                 | 0                         |
| 150     | TRANSMISSION SYSTEM STRENGTHENING IN WESTERN PART OF WR FOR IPPS GENERATION PROJECTS IN CHATTISGARH  | POWER             | PGCIL                  | 11/2011                         | 07/2014                                           | 07/2014                                           | 2127.51                        | 2127.51                           | 0.00                                             | 0.00                 | 0                         |
| 151     | SYSTEM STRENTHENING IN RAIPUR- WARDHA CORRIDOR FOR IPP PROJECTS IN CHHATTISGARH                      | POWER             | PGCIL                  | 01/2012                         | 01/2015                                           | 01/2015                                           | 1422.85                        | 1422.85                           | 633.79                                           | 0.00                 | 0                         |
| 152     | INTEGRATION OF POOLING STATION IN CHATTISGARH WITH CENTRAL PART OF WR FOR IPP GENERATION PROJECTS IN | POWER             | PGCIL                  | 08/2011                         | 12/2013                                           | N.A.                                              | 1391.97                        | 1391.97                           | 0.00                                             | 0.00                 | N.A.                      |
| 153     | SALKA ROAD -ANUPNAGAR LINE DOUBLING                                                                  | RAILWAYS          | RVNL                   | 09/2006                         | 03/2010                                           | N.A.                                              | 324.90                         | 385.54                            | 0.00                                             | 18.66                | N.A.                      |
| 154     | DALLI-RAJHARA - RAOGHAT(PART OF DALLI-RAJHARA- JAGDALPUR),NL,RVNL                                    | RAILWAYS          | RVNL                   | 04/1995                         | 12/2012                                           | N.A.                                              | 304.00                         | 968.60                            | 0.00                                             | 218.62               | N.A.                      |
| 155     | BAILADILA IRON ORE PROJECT DEPOSIT- 11B (NMDC)                                                       | STEEL             | NMDC                   | 01/2007                         | 12/2011                                           | 01/2015                                           | 295.89                         | 607.17                            | 369.58                                           | 105.20               | 37                        |
| 156     | EXPANSION OF BHILAI STEEL PLANT                                                                      | STEEL             | SAIL                   | 08/2010                         | 03/2013                                           | 03/2015                                           | 17265.00                       | 17265.00                          | 12491.86                                         | 0.00                 | 24                        |
| 157     | COLD REPAIR OF COKE OVEN BATTERY-9 AT BSP, BHILAI, CHATTISGARH                                       | STEEL             | SAIL                   | 07/2012                         | 08/2014                                           | 08/2014                                           | 332.65                         | 332.65                            | 102.39                                           | 0.00                 | 0                         |
|         | DELHI                                                                                                |                   |                        |                                 |                                                   |                                                   |                                |                                   |                                                  |                      |                           |
| 158     | GRADE SEPERATOR AT DAYABASTI                                                                         | RAILWAYS          | NR                     | 04/1999                         | N.A.                                              | N.A.                                              | 159.20                         | 156.65                            | 53.64                                            | -1.60                | N.A.                      |
| 159     | ANAND VIHAR-TILAK BRIDGE 3RD AND 4TH LINE                                                            | RAILWAYS          | NR                     | 04/2012                         | N.A.                                              | N.A.                                              | 295.68                         | 295.68                            | 0.68                                             | 0.00                 | N.A.                      |
| 160     | FARIDABAD EXTENSION                                                                                  | URBAN DEVELOPMENT | DMRC                   | 09/2011                         | 09/2014                                           | 05/2015                                           | 2494.00                        | 2494.00                           | 551.23                                           | 0.00                 | 8                         |
| 161     | DELHI MRTS PHASE-III                                                                                 | URBAN DEVELOPMENT | DMRC                   | 09/2011                         | 03/2016                                           | 03/2016                                           | 38585.00                       | 38585.00                          | 7107.57                                          | 0.00                 | 0                         |
|         | GOA                                                                                                  |                   |                        |                                 |                                                   |                                                   |                                |                                   |                                                  |                      |                           |
| 162     | CONSTRUCTION OF NEW INTERNATIONAL TERMINAL BUILDING(GOA)                                             | CIVIL AVIATION    | AAI                    | 05/2010                         | 05/2012                                           | 04/2014                                           | 335.61                         | 388.53                            | 278.32                                           | 15.77                | 23                        |
| GUJARAT | GUJARAT                                                                                              | GUJARAT           | GUJARAT                | GUJARAT                         | GUJARAT                                           | GUJARAT                                           | GUJARAT                        | GUJARAT                           | GUJARAT                                          | GUJARAT              | GUJARAT                   |

|   SN | PROJECT                                                                                        | SECTOR                      | IMPLEME NTING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 11   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   REPORTED CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN ^ (%) | TIME OVERRUN $ (MONTHS)   |
|------|------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|---------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|----------------------|---------------------------|
|  163 | KAKRAPAR ATOMIC POWER PROJECT 3 AND 4                                                          | - ATOMIC ENERGY             | NPCIL                  | 10/2009                         | 12/2015                                           | 11/2016                                           |                       11459    |                          11459    |                                             0    |                 0    | 11                        |
|  164 | CONSTRUCTION OF SIX EFFLUENT TREATMENT PLANTS (ETP), AHMEDABAD AND ANKLESWAR                   | PETROLEUM                   | ONGC                   | 03/2009                         | 09/2012                                           | 12/2014                                           |                         234.78 |                            317.64 |                                           102.78 |                35.29 | 27                        |
|  165 | CONSTRUCTION OF 6 ETPS                                                                         | PETROLEUM                   | ONGC                   | 03/2009                         | 09/2012                                           | 12/2014                                           |                         302.26 |                            240.95 |                                           102.78 |               -20.28 | 27                        |
|  166 | AHMEDABAD REDEVELOPMENT                                                                        | PETROLEUM                   | ONGC                   | 11/2010                         | 12/2014                                           | 12/2016                                           |                        1916.1  |                           1916.1  |                                           784.46 |                 0    | 24                        |
|  167 | ANKLESWAR REDEVELOPMENT                                                                        | PETROLEUM                   | ONGC                   | 11/2010                         | 12/2014                                           | 12/2016                                           |                        2189.63 |                           2189.63 |                                          1039.42 |                 0    | 24                        |
|  168 | MEHESANA REDEVELOPMENT                                                                         | PETROLEUM                   | ONGC                   | 11/2010                         | 04/2015                                           | 03/2017                                           |                        3823    |                           3823    |                                          1076.07 |                 0    | 23                        |
|  169 | CONSTRUCTION OF THREE ETPS, MEHSANA                                                            | PETROLEUM                   | ONGC                   | 03/2012                         | 11/2014                                           | 11/2015                                           |                         260.74 |                            260.74 |                                             0.52 |                 0    | 12                        |
|  170 | CONSTRUCTION OF ONE ETP AT GGS- NADA, ANKLESHWAR                                               | PETROLEUM                   | ONGC                   | 10/2011                         | 07/2014                                           | 03/2015                                           |                         200.69 |                            200.69 |                                             8.08 |                 0    | 8                         |
|  171 | PIPELINE REPLACEMENT PROJECT, AHMEDABAD                                                        | PETROLEUM                   | ONGC                   | 09/2011                         | 07/2016                                           | 07/2016                                           |                         202.25 |                            202.25 |                                            33.26 |                 0    | 0                         |
|  172 | TRANSMISSION SYSTEM FOR CONNECTIVITY OF ESSAR POWER GUJARAT LIMITED                            | POWER                       | PGCIL                  | 12/2011                         | 02/2014                                           | 06/2014                                           |                         552.44 |                            552.44 |                                           393.96 |                 0    | 4                         |
|  173 | TR SYSTEM FOR ESTABLISHMENT OF 400/220 KV GIS SUBSTATION AT MAGARWADA IN UT DD                 | POWER                       | PGCIL                  | 01/2012                         | 01/2014                                           | N.A.                                              |                         259.28 |                            259.28 |                                             0    |                 0    | N.A.                      |
|  174 | VIRAMGAM-SURENDRANAGAR (DL)                                                                    | RAILWAYS                    | WR                     | 04/2010                         | N.A.                                              | 04/2014                                           |                         279.4  |                            279.4  |                                           188.74 |                 0    | N.A.                      |
|  175 | AHMEDABAD-HIMMATNAGAR-UDAIPUR (WR)                                                             | RAILWAYS                    | WR                     | 04/2008                         | 03/2013                                           | 03/2013                                           |                         394.14 |                            385.6  |                                            55.12 |                -2.17 | 0                         |
|  176 | UDHNA-JALGAON WITH ELECTRIFICATION(DOUBLING) (WR)                                              | RAILWAYS                    | WR                     | 04/2008                         | 03/2014                                           | 03/2014                                           |                        1389.62 |                           1389.62 |                                           796.6  |                 0    | 0                         |
|  177 | AHMEDABAD-BOTAD (GC)                                                                           | RAILWAYS                    | WR                     | 04/2012                         | N.A.                                              | N.A.                                              |                         567.18 |                            567.18 |                                             2    |                 0    | N.A.                      |
|  178 | DHASA-JETALSAR (GC)                                                                            | RAILWAYS                    | WR                     | 04/2012                         | N.A.                                              | N.A.                                              |                         376.59 |                            376.59 |                                             2    |                 0    | N.A.                      |
|  179 | MIYAGAM-KARJAN-DABHOI-SAMLAYA (GC)                                                             | RAILWAYS                    | WR                     | 04/2011                         | N.A.                                              | N.A.                                              |                         439.88 |                            439.88 |                                             0.7  |                 0    | N.A.                      |
|  180 | RAJKOT-VERAVAL,WANSJALIA TO JATALSAR WITH NEW MM FOR SHAPUR-SARADIYA AND SOMNATH- KODINAR (GC) | RAILWAYS                    | WR                     | 04/1994                         | N.A.                                              | N.A.                                              |                         320.66 |                            913.48 |                                           461.85 |               184.87 | N.A.                      |
|  181 | PALANPUR-SAMAKHAYALI (DL)                                                                      | RAILWAYS                    | WR                     | 04/2013                         | N.A.                                              | N.A.                                              |                        1266.89 |                           1266.89 |                                             0    |                 0    | N.A.                      |
|  182 | VIRAMGAM-SAMAKHIALI (DL)                                                                       | RAILWAYS                    | WR                     | 04/2011                         | N.A.                                              | N.A.                                              |                         446    |                            685.17 |                                           105.3  |                53.63 | N.A.                      |
|  183 | BHAVNAGAR-WORKSHOP FACILITIES FOR 50 BG COACHES POH PER MONTH (WR)                             | RAILWAYS                    | WR                     | 04/2006                         | 03/2011                                           | N.A.                                              |                         117.36 |                            196.95 |                                           194.41 |                67.82 | N.A.                      |
|  184 | BHUJ-NALIYA(GC) WITH EXTENSION FROM NALIYA TO VAYOR (WR)                                       | RAILWAYS                    | WR                     | 04/2008                         | 03/2012                                           | N.A.                                              |                         318.24 |                            484.61 |                                             2.07 |                52.28 | N.A.                      |
|  185 | 4 LANING OF JETPUR SOMNATH SECTION OF NH 8D LENGTH KM 127.6                                    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2012                         | 09/2014                                           | 09/2014                                           |                         828    |                            828    |                                           582.6  |                 0    | 0                         |

| SN      | PROJECT                                                                                              | SECTOR                                     | IMPLEME NTING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 12   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | REPORTED CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN ^ (%)   | TIME OVERRUN $ (MONTHS)   |
|---------|------------------------------------------------------------------------------------------------------|--------------------------------------------|------------------------|---------------------------------|---------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|----------------------|---------------------------|
| 186     | AHMEDABAD TO VADODARA SECTION                                                                        | ROAD TRANSPORT AND HIGHWAYS                | NHAI                   | 01/2013                         | 12/2015                                           | 12/2015                                           | 2125.24                        | 2125.24                           | 61.44                                            | 0.00                 | 0                         |
| 187     | GUJARAT/MAHARASHTRA BORDERSURAT-HAZIRA PORT SECTION                                                  | ROAD TRANSPORT AND HIGHWAYS                | NHAI                   | 03/2010                         | 09/2012                                           | N.A.                                              | 1509.10                        | 1509.10                           | 2021.74                                          | 0.00                 | N.A.                      |
| 188     | SAMAIKHIALI - GANDHIDHAM                                                                             | ROAD TRANSPORT AND HIGHWAYS                | NHAI                   | 09/2010                         | 03/2013                                           | N.A.                                              | 805.39                         | 805.39                            | 765.39                                           | 0.00                 | N.A.                      |
| 189     | 4 LANNING OF AHMEDABAD TO GODHARA                                                                    | ROAD TRANSPORT AND HIGHWAYS                | NHAI                   | 12/2010                         | 06/2013                                           | N.A.                                              | 1008.50                        | 1008.50                           | 1356.04                                          | 0.00                 | N.A.                      |
| 190     | KANDLA - MUNDRA PORT                                                                                 | ROAD TRANSPORT AND HIGHWAYS                | NHAI                   | 01/2011                         | 07/2013                                           | N.A.                                              | 953.88                         | 953.88                            | 711.11                                           | 0.00                 | N.A.                      |
| 191     | 4 LANNING OF GODHARA TO GUJARAT/MP BORDER                                                            | ROAD TRANSPORT AND HIGHWAYS                | NHAI                   | 03/2011                         | 08/2013                                           | N.A.                                              | 785.50                         | 785.50                            | 848.81                                           | 0.00                 | N.A.                      |
| 192     | CONSTRUCTION OF 13 & 14 CARGO BERTH AT KANDLA                                                        | SHIPPING AND PORTS                         | PORT TRUST             | 12/2005                         | 03/2011                                           | 03/2013                                           | 702.00                         | 755.50                            | 219.00                                           | 7.62                 | 24                        |
| 193     | CONSTRUCTION OF BERTHING AND ALLIED FACILITIES OFF TEKRA NEAR TUNA,KANDLA PORT TRUST                 | SHIPPING AND PORTS                         | PORT TRUST             | 04/2005                         | 02/2011                                           | 12/2012                                           | 882.00                         | 1060.00                           | 0.93                                             | 20.18                | 22                        |
| 194     | MODIFICATION & STRENGTHENING OF EXISTING BERTH NO. 1 TO 6                                            | SHIPPING AND PORTS                         | PORT TRUST             | 06/2010                         | 03/2012                                           | 03/2012                                           | 277.00                         | 277.00                            | 0.21                                             | 0.00                 | 0                         |
| 195     | SETTING UP OF SINGLE POINT MOORING (SPM) AND ALLIED FACILITIES OFF VEERA IN GULF OF KUTCH ON BOT BAS | SHIPPING AND PORTS                         | PORT TRUST             | 02/2011                         | 05/2013                                           | 05/2013                                           | 830.00                         | 621.53                            | 0.00                                             | -25.12               | 0                         |
| HARYANA | HARYANA                                                                                              | HARYANA                                    | HARYANA                | HARYANA                         | HARYANA                                           | HARYANA                                           | HARYANA                        | HARYANA                           | HARYANA                                          | HARYANA              | HARYANA                   |
| 196     | JHAJJAR HISSAR PIPE LINE PROJECT PETROLEUM                                                           | JHAJJAR HISSAR PIPE LINE PROJECT PETROLEUM | GAIL                   | 11/2007                         | 10/2010                                           | 12/2014                                           | 281.07                         | 281.07                            | 4.42                                             | 0.00                 | 50                        |
| 197     | JIND-SONEPAT (NL),NR                                                                                 | RAILWAYS                                   | NR                     | 01/2004                         | 03/2012                                           | 12/2012                                           | 190.81                         | 740.00                            | 544.86                                           | 287.82               | 9                         |
| 198     | ROHTAK-MEHAM HANSI                                                                                   | RAILWAYS                                   | NR                     | 04/2012                         | N.A.                                              | N.A.                                              | 287.00                         | 755.54                            | 8.50                                             | 163.25               | N.A.                      |
| 199     | HISSAR-SIRSA VIA AGROHA AND FATEHABAD                                                                | RAILWAYS                                   | NR                     | 04/2013                         | N.A.                                              | N.A.                                              | 400.00                         | 400.00                            | 0.00                                             | 0.00                 | N.A.                      |
| 200     | DELHI/ HARYANA BORDER TO ROHTAK                                                                      | ROAD TRANSPORT AND HIGHWAYS                | NHAI                   | 04/2007                         | 05/2010                                           | 03/2014                                           | 486.00                         | 486.00                            | 661.58                                           | 0.00                 | 46                        |
| 201     | ROHTAK-BAWAL                                                                                         | ROAD TRANSPORT AND HIGHWAYS                | NHAI                   | 05/2011                         | 11/2013                                           | 01/2014                                           | 650.00                         | 650.00                            | 1160.37                                          | 0.00                 | 2                         |
| 202     | PANIPAT-ROHTAK                                                                                       | ROAD TRANSPORT AND HIGHWAYS                | NHAI                   | 04/2011                         | 10/2014                                           | 10/2014                                           | 807.00                         | 807.00                            | 1325.75                                          | 0.00                 | 0                         |

| SN   | PROJECT                                                                                   | SECTOR                      | IMPLEME NTING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 13   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | REPORTED CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN ^ (%)   | TIME OVERRUN $ (MONTHS)   |
|------|-------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|---------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|----------------------|---------------------------|
| 203  | PANIPAT-JALANDHAR 6 LANE(KM 96 TO 387.1 KM)                                               | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 05/2009                         | 11/2011                                           | N.A.                                              | 1108.00                        | 2288.00                           | 3466.00                                          | 106.50               | N.A.                      |
|      | HIMACHAL PRADESH                                                                          |                             |                        |                                 |                                                   |                                                   |                                |                                   |                                                  |                      |                           |
| 204  | PARBATI HEP (NHPC) II                                                                     | POWER                       | NHPC                   | 09/2002                         | 09/2009                                           | 07/2018                                           | 3919.59                        | 5366.00                           | 4373.85                                          | 36.90                | 106                       |
| 205  | PARBATI H.E.P. STAGE -III (NHPC)                                                          | POWER                       | NHPC                   | 10/2005                         | 10/2010                                           | 08/2014                                           | 2304.56                        | 2716.00                           | 2349.46                                          | 17.85                | 46                        |
| 206  | KOLDAM HEP (NTPC)                                                                         | POWER                       | NTPC                   | 10/2002                         | 04/2009                                           | 05/2015                                           | 4527.15                        | 7220.00                           | 5687.00                                          | 59.48                | 73                        |
| 207  | RAMPUR HEP(412 MW)                                                                        | POWER                       | SJVNL                  | 01/2007                         | 01/2012                                           | N.A.                                              | 2047.03                        | 2047.03                           | 0.00                                             | 0.00                 | N.A.                      |
| 208  | BHANUPALI-BILASPUR BERI NL                                                                | RAILWAYS                    | NR                     | 04/2008                         | N.A.                                              | N.A.                                              | 1046.88                        | 2966.99                           | 40.79                                            | 183.41               | N.A.                      |
|      | JAMMU AND KASHMIR                                                                         |                             |                        |                                 |                                                   |                                                   |                                |                                   |                                                  |                      |                           |
| 209  | KISHANGANGA HEP                                                                           | POWER                       | NHPC                   | 07/2007                         | 01/2016                                           | 11/2016                                           | 2238.67                        | 3642.00                           | 3283.02                                          | 62.69                | 10                        |
| 210  | UDHAMPUR-SRINAGAR-BARAMULLA (NL),NR                                                       | RAILWAYS                    | NR                     | 03/1995                         | 11/2002                                           | 12/2017                                           | 2500.00                        | 20000.00                          | 8822.50                                          | 700.00               | 181                       |
| 211  | NASHRI CHANANI                                                                            | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 06/2010                         | 06/2015                                           | 06/2015                                           | 2159.00                        | 2159.00                           | 374.22                                           | 0.00                 | 0                         |
| 212  | QUAZIGUND-BANIHAL KM.220.00 TO KM.188.00                                                  | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 07/2010                         | 07/2015                                           | 07/2015                                           | 1987.00                        | 1987.00                           | 1080.00                                          | 0.00                 | 0                         |
| 213  | VIJAYAPUR TO PATHANKOT (NS-35/J AND K) NH-1A KM.50 TO KM.80                               | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 03/2008                                           | N.A.                                              | 166.27                         | 193.10                            | 198.80                                           | 16.14                | N.A.                      |
| 214  | JAMMU-UDHAMPUR KM.27.5 TO KM.67.00                                                        | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 07/2010                         | 07/2013                                           | N.A.                                              | 1813.76                        | 1813.76                           | 999.79                                           | 0.00                 | N.A.                      |
| 215  | SRINAGAR TO BANIHAL                                                                       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 06/2011                         | 06/2014                                           | N.A.                                              | 1100.70                        | 1100.70                           | 254.30                                           | 0.00                 | N.A.                      |
|      | JHARKHAND                                                                                 |                             |                        |                                 |                                                   |                                                   |                                |                                   |                                                  |                      |                           |
| 216  | MURAIDIH UG TURN-KEY PROJECT                                                              | COAL                        | BCCL                   | 02/2011                         | 04/2014                                           | 04/2014                                           | 339.88                         | 339.88                            | 0.00                                             | 0.00                 | 0                         |
| 217  | MOONIDIH XV SEAM UG                                                                       | COAL                        | BCCL                   | 08/2011                         | 04/2015                                           | 04/2015                                           | 1230.27                        | 1230.27                           | 0.00                                             | 0.00                 | 0                         |
| 218  | CHURI BENTI UG (0.81 MTY)                                                                 | COAL                        | CCL                    | 08/2007                         | 03/2011                                           | 03/2016                                           | 163.51                         | 163.51                            | 35.38                                            | 0.00                 | 60                        |
| 219  | NORTH URIMARI OCP (3.0 MTY)                                                               | COAL                        | CCL                    | 12/2007                         | 03/2012                                           | 03/2017                                           | 179.87                         | 179.87                            | 63.66                                            | 0.00                 | 60                        |
| 220  | TAPIN OCP (2.5 MTY)                                                                       | COAL                        | CCL                    | 08/2008                         | 03/2012                                           | 03/2016                                           | 264.68                         | 264.68                            | 141.89                                           | 0.00                 | 48                        |
| 221  | MAGADH OC 20 MTY (CCL)                                                                    | COAL                        | CCL                    | 08/2008                         | 07/2012                                           | 03/2016                                           | 469.78                         | 706.40                            | 32.17                                            | 50.37                | 44                        |
| 222  | ASHOK EXPN.OCP -CCL (10 MTY)                                                              | COAL                        | CCL                    | 12/2007                         | 03/2011                                           | 03/2014                                           | 471.66                         | 341.63                            | 119.71                                           | -27.57               | 36                        |
| 223  | PURNADIH OCP (3.0 MTY)                                                                    | COAL                        | CCL                    | 07/2008                         | 03/2013                                           | 03/2015                                           | 210.98                         | 210.98                            | 123.07                                           | 0.00                 | 24                        |
| 224  | KARMA OCP (1.0MTY)                                                                        | COAL                        | CCL                    | 06/2009                         | 03/2014                                           | 03/2014                                           | 162.46                         | 162.46                            | 55.85                                            | 0.00                 | 0                         |
| 225  | RAJRAPPA RCE OCP ( 3.0 MTY)                                                               | COAL                        | CCL                    | 12/2009                         | 03/2016                                           | 03/2016                                           | 510.85                         | 510.85                            | 268.01                                           | 0.00                 | 0                         |
| 226  | AMRAPALI OC(12MTY)                                                                        | COAL                        | CCL                    | 02/2012                         | 03/2020                                           | 03/2020                                           | 858.11                         | 858.11                            | 67.22                                            | 0.00                 | 0                         |
| 227  | RAJMAHAL OC EXP.                                                                          | COAL                        | ECL                    | 09/2009                         | 03/2014                                           | 03/2016                                           | 153.82                         | 153.82                            | 33.46                                            | 0.00                 | 24                        |
| 228  | TRANSMISSION SYSTEM FOR PHASE-1 GENERATION PROJECTS IN JHARKHAND AND WEST BENGAL- PART-A1 | POWER                       | PGCIL                  | 10/2011                         | 11/2013                                           | 03/2015                                           | 558.26                         | 558.26                            | 241.16                                           | 0.00                 | 16                        |

| SN                     | PROJECT                                                                               | SECTOR                      | IMPLEME NTING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 14   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | REPORTED CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN ^ (%)   | TIME OVERRUN $ (MONTHS)   |
|------------------------|---------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|---------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|----------------------|---------------------------|
| 229                    | KODERMA GIRIDH (NL), ECR                                                              | RAILWAYS                    | ECR                    | 04/1996                         | N.A.                                              | 03/2010                                           | 371.36                         | 768.87                            | 539.61                                           | 107.04               | N.A.                      |
| 230                    | KODERMA-TILAIYA (NL), ECR                                                             | RAILWAYS                    | ECR                    | 04/2002                         | N.A.                                              | N.A.                                              | 459.91                         | 418.17                            | 217.86                                           | -9.08                | N.A.                      |
| 231                    | KODERMA-RANCHI VIA BARKAKANA (NL),ECR                                                 | RAILWAYS                    | ECR                    | 03/1999                         | 07/2005                                           | N.A.                                              | 491.19                         | 2957.21                           | 1745.01                                          | 502.05               | N.A.                      |
| 232                    | MANDARHILL-DUMKA-RAMPURHAT (NL),ER                                                    | RAILWAYS                    | ER                     | 04/1995                         | 12/2011                                           | 03/2013                                           | 184.00                         | 900.05                            | 794.42                                           | 389.16               | 15                        |
| 233                    | TINPAHAR - SAHIBGANJ (ER)                                                             | RAILWAYS                    | ER                     | 04/2008                         | 03/2012                                           | 02/2013                                           | 167.73                         | 167.73                            | 80.37                                            | 0.00                 | 11                        |
| 234                    | MANOHARPUR-BONDAMUNDA 3RD LINE DOUBLING                                               | RAILWAYS                    | SER                    | 04/2012                         | N.A.                                              | 03/2016                                           | 258.20                         | 258.20                            | 1.18                                             | 0.00                 | N.A.                      |
| 235                    | RANCHI-LOHARDAGA(GC),SER                                                              | RAILWAYS                    | SER                    | 04/1997                         | 06/2004                                           | 12/2014                                           | 194.07                         | 596.36                            | 371.50                                           | 207.29               | 126                       |
| 236                    | GOELKERA-MANOHARPUR,(LD)(SER)                                                         | RAILWAYS                    | SER                    | 03/1997                         | 02/2006                                           | 06/2015                                           | 186.92                         | 261.70                            | 72.78                                            | 40.01                | 112                       |
| 237                    | DANGOAPOSI-RAJKHARSWAN 3RD LINE DOUBLING                                              | RAILWAYS                    | SER                    | 04/2010                         | 12/2015                                           | 12/2015                                           | 309.44                         | 388.67                            | 74.58                                            | 25.60                | 0                         |
| 238                    | 4-LANING OF BARHI-HAZARIBAGH                                                          | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2012                         | 02/2014                                           | 02/2014                                           | 398.00                         | 398.00                            | 457.03                                           | 0.00                 | 0                         |
| 239                    | HAZARIBAGH-RANCHI                                                                     | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 08/2010                         | 01/2013                                           | N.A.                                              | 625.07                         | 625.07                            | 995.85                                           | 0.00                 | N.A.                      |
| 240                    | EXPANSION OF BOKARO STEEL PLANT                                                       | STEEL                       | SAIL                   | 05/2010                         | 12/2011                                           | 03/2014                                           | 6325.00                        | 6325.00                           | 4591.34                                          | 0.00                 | 27                        |
| 241                    | REBUILDING OF COB-7 AT BSL                                                            | STEEL                       | SAIL                   | 10/2013                         | 05/2016                                           | 05/2016                                           | 245.67                         | 245.67                            | 6.91                                             | 0.00                 | 0                         |
| 242                    | GSM EQUIPMENT OF 799000LINES (2G) 101000 LINES 3(G) JHARKHANDPHASE V.1 TELECOM CIRCLE | TELECOMMUNICAT IONS         | BSNL                   | 03/2008                         | 03/2009                                           | 01/2013                                           | 328.13                         | 392.13                            | 164.58                                           | 19.50                | 46                        |
| KARNATAKA              | KARNATAKA                                                                             | KARNATAKA                   | KARNATAKA              | KARNATAKA                       | KARNATAKA                                         | KARNATAKA                                         | KARNATAKA                      | KARNATAKA                         | KARNATAKA                                        | KARNATAKA            | KARNATAKA                 |
| 243                    | MANGALORE HASSAN MYSORE SOLUR LPG PIPELINE (MHMSLPL)                                  | PETROLEUM                   | HPCL                   | 11/2012                         | 11/2015                                           | 11/2015                                           | 666.00                         | 701.00                            | 202.33                                           | 5.26                 | 0                         |
| 244                    | STRATEGIC CRUDE OIL STORAGE PROJECT AT MANGALORE                                      | PETROLEUM                   | ISPRL                  | 01/2006                         | 10/2011                                           | 06/2015                                           | 732.00                         | 1227.00                           | 793.29                                           | 67.62                | 44                        |
| 245                    | MRPL PHASE-III EXPANSION                                                              | PETROLEUM                   | MANGALO RE REFIN       | 08/2008                         | 01/2012                                           | 06/2014                                           | 12412.00                       | 12160.26                          | 11518.36                                         | -2.03                | 29                        |
| 246                    | POLYPROPYLENE UNIT                                                                    | PETROLEUM                   | MANGALO RE REFIN       | 05/2009                         | 07/2012                                           | 06/2014                                           | 1803.78                        | 1803.78                           | 884.59                                           | 0.00                 | 23                        |
| 247                    | SINGLE POINT MOORING FACILITY(SMP) PROJECT                                            | PETROLEUM                   | MANGALO RE REFIN       | 07/2010                         | 04/2012                                           | 12/2013                                           | 1043.57                        | 957.10                            | 655.84                                           | -8.29                | 20                        |
| 248 KUDGI STPP STAGE 1 | 248 KUDGI STPP STAGE 1                                                                | POWER                       | NTPC                   | 12/2011                         | 12/2016                                           | 12/2016                                           | 15166.19                       | 15166.19                          | 3237.00                                          | 0.00                 | 0                         |

|   SN | PROJECT                                                                                              | SECTOR                      | IMPLEME NTING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 15   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   REPORTED CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN ^ (%) | TIME OVERRUN $ (MONTHS)   |
|------|------------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|---------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|----------------------|---------------------------|
|  249 | SUB-STATION EXT. WORKS ASSOCIATED WITH TRANS. SYSTEM REQUIRED FOR EVACUATION OF POWER FROM KUDGI TPS | POWER                       | PGCIL                  | 02/2014                         | 12/2015                                           | 12/2015                                           |                         167.4  |                            167.4  |                                             0    |                 0    | 0                         |
|  250 | KAIGA 3 AND 4 TRANSMISSION SYSTEM (PGCIL)                                                            | POWER                       | PGCIL                  | 03/2005                         | 12/2007                                           | N.A.                                              |                         596.45 |                           1007.16 |                                           929.66 |                68.86 | N.A.                      |
|  251 | GULBARGA-BIDAR,SCR(NL)                                                                               | RAILWAYS                    | SCR                    | 02/1998                         | N.A.                                              | 05/2009                                           |                         242.42 |                            832    |                                           402.47 |               243.21 | N.A.                      |
|  252 | HASSAN-BANGALORE VIA SHRAVANA- BELGOLA(NL),SWR                                                       | RAILWAYS                    | SWR                    | 02/1997                         | N.A.                                              | 01/2013                                           |                         295    |                            412.91 |                                           872.87 |                39.97 | N.A.                      |
|  253 | RAMANAGRAM-MYSORE DOUBLING WITH ELECTRIFICATION OF KENGESII- MUSORE (SWR)                            | RAILWAYS                    | SWR                    | 04/2007                         | 03/2013                                           | 03/2014                                           |                         482    |                            482.7  |                                           560.17 |                 0.15 | 12                        |
|  254 | HUBLI-ANKOLA(NL),SWR                                                                                 | RAILWAYS                    | SWR                    | 04/1997                         | N.A.                                              | N.A.                                              |                         227    |                           2135    |                                           110.08 |               840.53 | N.A.                      |
|  255 | BANGLORE - SATYAMANGALAM (NL)(SWR)                                                                   | RAILWAYS                    | SWR                    | 02/1999                         | N.A.                                              | N.A.                                              |                         138    |                            901.62 |                                             5.35 |               553.35 | N.A.                      |
|  256 | TUMKUR-CHITRADURGA-DAVENGERE NL                                                                      | RAILWAYS                    | SWR                    | 04/2011                         | N.A.                                              | N.A.                                              |                         913    |                           1801.01 |                                             1.26 |                97.26 | N.A.                      |
|  257 | MUNIRABAD (GINGERA) -RAICHUR NL                                                                      | RAILWAYS                    | SWR                    | 04/2007                         | N.A.                                              | N.A.                                              |                         179.65 |                           1350.91 |                                           256.61 |               651.97 | N.A.                      |
|  258 | BAGALKOT-KUDACHI NL                                                                                  | RAILWAYS                    | SWR                    | 04/2010                         | N.A.                                              | N.A.                                              |                         377.93 |                            986.3  |                                            37.58 |               160.97 | N.A.                      |
|  259 | CHIKBALLA-PUR-PUTTTAPARTHY-SRI SATYA SAI NILAYAM NL                                                  | RAILWAYS                    | SWR                    | 04/2013                         | N.A.                                              | N.A.                                              |                         558    |                            558    |                                             0    |                 0    | N.A.                      |
|  260 | SHIMOGA-HARIHAR NL                                                                                   | RAILWAYS                    | SWR                    | 04/2011                         | N.A.                                              | N.A.                                              |                         562.74 |                            562.74 |                                             1.06 |                 0    | N.A.                      |
|  261 | WHITE FIELD-KOLAR NL                                                                                 | RAILWAYS                    | SWR                    | 04/2011                         | N.A.                                              | N.A.                                              |                         341.05 |                            348.85 |                                             1.04 |                 2.29 | N.A.                      |
|  262 | HOSPET-HUBLI-LONDA- VASCODAGAMA DL                                                                   | RAILWAYS                    | SWR                    | 04/2010                         | N.A.                                              | N.A.                                              |                        2127    |                           2127    |                                            46.57 |                 0    | N.A.                      |
|  263 | GADAG-WADI NL                                                                                        | RAILWAYS                    | SWR                    | 04/2013                         | N.A.                                              | N.A.                                              |                        1117    |                           1117    |                                             0    |                 0    | N.A.                      |
|  264 | CHIKBALLA-PUR-GOWRIBIDANUR NL                                                                        | RAILWAYS                    | SWR                    | 04/2013                         | N.A.                                              | N.A.                                              |                         327.25 |                            327.25 |                                             0    |                 0    | N.A.                      |
|  265 | MARIKUPPAM - KUPPAM                                                                                  | RAILWAYS                    | SWR                    | 04/2012                         | 01/1999                                           | N.A.                                              |                         285.57 |                            285.57 |                                             1.07 |                 0    | N.A.                      |
|  266 | KUNDUPUR-SURATHKAL & MANGLORE                                                                        | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 09/2010                         | N.A.                                              | 06/2014                                           |                         671    |                            671    |                                           938.4  |                 0    | N.A.                      |
|  267 | 4 LANNING OF BELGUM-KHANPUR SECTION AND 2 LANING OF KHANPUR- KNT/GOA BORDER                          | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2011                         | 09/2013                                           | 07/2014                                           |                         359    |                            359    |                                            39.49 |                 0    | 10                        |
|  268 | HUNGUND-SURATHKAL AND MANGALORE-KNT/KERALA BORDER                                                    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 09/2010                         | N.A.                                              | N.A.                                              |                         946    |                            946    |                                          1077.27 |                 0    | N.A.                      |
|  269 | DEVIHALLI-HASSAN                                                                                     | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2010                         | N.A.                                              | N.A.                                              |                         453    |                            453    |                                           761.25 |                 0    | N.A.                      |
|  270 | CHITRADURGA-TUMKUR(NH-4)                                                                             | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2011                         | N.A.                                              | N.A.                                              |                         839    |                            839    |                                           684.71 |                 0    | N.A.                      |

| SN             | PROJECT                                                         | SECTOR                      | IMPLEME NTING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 16   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | REPORTED CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN ^ (%)   | TIME OVERRUN $ (MONTHS)   |
|----------------|-----------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|---------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|----------------------|---------------------------|
| 271            | BELGAUM-DHARWAD(NH-4)                                           | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2010                         | N.A.                                              | N.A.                                              | 480.00                         | 480.00                            | 649.04                                           | 0.00                 | N.A.                      |
| 272            | UGRADATION OF HYDERABAD- BANGALORE SECTION                      | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 11/2010                         | N.A.                                              | N.A.                                              | 680.00                         | 680.00                            | 381.02                                           | 0.00                 | N.A.                      |
| 273            | 7.0 MTPA KUMARASWAMY IRON ORE MINE PROJECT (NMDC)               | STEEL                       | NMDC                   | 02/2011                         | 05/2013                                           | 01/2015                                           | 898.55                         | 898.55                            | 291.82                                           | 0.00                 | 20                        |
| 274            | 1.2 MTPA PELLET PLANT PROJECT ,DONIMALAI (NMDC)                 | STEEL                       | NMDC                   | 04/2011                         | 04/2013                                           | 09/2014                                           | 572.00                         | 572.00                            | 379.62                                           | 0.00                 | 17                        |
| 275            | BANGALORE METRO RAIL PROJECT PHASE-2                            | URBAN DEVELOPMENT           | BMRCL                  | 02/2014                         | 02/2019                                           | 02/2019                                           | 26405.14                       | 26405.14                          | 0.00                                             | 0.00                 | 0                         |
| 276            | BANGALORE METRO RAIL PROJECT                                    | URBAN DEVELOPMENT           | MRTP                   | 05/2006                         | 06/2011                                           | 03/2013                                           | 6395.00                        | 11609.00                          | 2267.57                                          | 81.53                | 21                        |
| KERALA         | KERALA                                                          | KERALA                      | KERALA                 | KERALA                          | KERALA                                            | KERALA                                            | KERALA                         | KERALA                            | KERALA                                           | KERALA               | KERALA                    |
| 277            | INTEGRATED REFINERY EXPANSION PROJECT                           | PETROLEUM                   | BPCL                   | 01/1999                         | 12/2015                                           | 05/2016                                           | 14225.00                       | 14225.00                          | 1814.37                                          | 0.00                 | 5                         |
| 278            | LPG TERMINAL AT KOCHI                                           | PETROLEUM                   | IOCL                   | 12/2012                         | 01/2016                                           | 12/2015                                           | 607.06                         | 607.06                            | 20.38                                            | 0.00                 | -1                        |
| 279            | STRATEGIC CRUDE OIL STORAGE PROJECT AT PADUR                    | PETROLEUM                   | ISPRL                  | 01/2006                         | 01/2012                                           | 06/2015                                           | 993.00                         | 1693.00                           | 1102.03                                          | 70.49                | 41                        |
| 280            | ANGAMALI-SABARIMALA (N.L.)(SR)                                  | RAILWAYS                    | SR                     | 10/1998                         | N.A.                                              | N.A.                                              | 550.00                         | 1566.00                           | 137.40                                           | 184.73               | N.A.                      |
| 281            | KUMBALAM-TURAVUR                                                | RAILWAYS                    | SR                     | 04/2011                         | N.A.                                              | N.A.                                              | 252.96                         | 252.96                            | 1.52                                             | 0.00                 | N.A.                      |
| 282            | CHENGANNUR-CHINGAVANAM                                          | RAILWAYS                    | SR                     | 04/2006                         | N.A.                                              | N.A.                                              | 191.72                         | 222.95                            | 112.40                                           | 16.29                | N.A.                      |
| 283            | ERNAKULAM-KUMBALAM                                              | RAILWAYS                    | SR                     | 04/2010                         | N.A.                                              | N.A.                                              | 189.24                         | 189.24                            | 2.09                                             | 0.00                 | N.A.                      |
| 284            | FOUR LANNING OF WALAYAR- VADAKKANCHERRY SECTION                 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2011                         | 10/2013                                           | 03/2014                                           | 682.00                         | 682.00                            | 307.91                                           | 0.00                 | 5                         |
| 285            | NH CONNECTIVITY TO ICTT VALLARPADAEU NH - SH                    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2005                         | 02/2010                                           | N.A.                                              | 557.00                         | 557.00                            | 1129.29                                          | 0.00                 | N.A.                      |
| 286            | SIX LANNING OF VADAKKANCHERRY THRISSURESECTION(KM 240-270KM)    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2010                         | 08/2012                                           | N.A.                                              | 617.00                         | 617.00                            | 154.50                                           | 0.00                 | N.A.                      |
| 287            | SETTING UP OF LNG REGASIFICATION TERMINAL AT PUTHUVYPEEN COCHIN | SHIPPING AND PORTS          | PORT TRUST             | 03/2009                         | 01/2012                                           | 08/2013                                           | 3500.00                        | 4150.00                           | 3661.95                                          | 18.57                | 19                        |
| 288            | RAIL CONNECTIVITY TO ICTT AT VALLARPADAM AT COCHIN PORT TRUST   | SHIPPING AND PORTS          | RVNL                   | 03/2007                         | 04/2009                                           | 02/2011                                           | 245.67                         | 373.22                            | 371.18                                           | 51.92                | 22                        |
| MADHYA PRADESH | MADHYA PRADESH                                                  | MADHYA PRADESH              | MADHYA PRADESH         | MADHYA PRADESH                  | MADHYA PRADESH                                    | MADHYA PRADESH                                    | MADHYA PRADESH                 | MADHYA PRADESH                    | MADHYA PRADESH                                   | MADHYA PRADESH       | MADHYA PRADESH            |
| 289            | NIGAHI OC EXPANSION PROJECT 10 MTY TO 15 MTY, SINGRAULI         | COAL                        | NCL                    | 10/2007                         | 03/2012                                           | 03/2015                                           | 259.40                         | 259.40                            | 6.99                                             | 0.00                 | 36                        |
| 290            | BLOCK-B OCP NCL (3.5 MTY)                                       | COAL                        | NCL                    | 06/2011                         | 03/2015                                           | 03/2015                                           | 746.04                         | 535.10                            | 222.53                                           | -28.27               | 0                         |
| 291            | AMLOHRI EPR (NCL) (6 MTY , INCR.)                               | COAL                        | NCL                    | 12/2009                         | 03/2016                                           | 03/2016                                           | 1352.04                        | 1143.54                           | 613.44                                           | -15.42               | 0                         |
| 292            | BATURA OCP (2.0 MTY)                                            | COAL                        | SECL                   | 09/2008                         | 03/2015                                           | 03/2015                                           | 203.82                         | 203.82                            | 0.00                                             | 0.00                 | 0                         |

| SN                                 | PROJECT                                                                          | SECTOR                      | IMPLEME NTING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 17   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | REPORTED CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN ^ (%)   | TIME OVERRUN $ (MONTHS)   |
|------------------------------------|----------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|---------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|----------------------|---------------------------|
| 293                                | VINDHYACHAL STTP STAGE-IV                                                        | POWER                       | NTPC                   | 01/2009                         | 10/2012                                           | 03/2013                                           | 5915.00                        | 5915.00                           | 3401.00                                          | 0.00                 | 5                         |
| 294                                | VINDHYACHAL STPP STAGE-V                                                         | POWER                       | NTPC                   | 12/2011                         | 08/2015                                           | 08/2015                                           | 3180.40                        | 3180.40                           | 881.00                                           | 0.00                 | 0                         |
| 295                                | GADARWARA SUPER THERMAL POWER PROJECT STAGE-I                                    | POWER                       | NTPC                   | 02/2013                         | 09/2017                                           | 09/2017                                           | 11638.55                       | 11638.55                          | 1030.00                                          | 0.00                 | 0                         |
| 296                                | SYSTEM STRENGTHENING COMMON FOR WR AND NR (LINE BAYS AND REACTOR PROVISION)      | POWER                       | PGCIL                  | 03/2012                         | 03/2014                                           | 06/2014                                           | 213.78                         | 213.78                            | 103.39                                           | 0.00                 | 3                         |
| 297                                | TRANSMISSION SYSTEM FOR CONNECTIVITY OF MB POWER LIMITED                         | POWER                       | PGCIL                  | 08/2011                         | 10/2013                                           | N.A.                                              | 425.51                         | 425.51                            | 0.00                                             | 0.00                 | N.A.                      |
| 298                                | BHOPAL BINA 3D LINE DOUBLING                                                     | RAILWAYS                    | RVNL                   | 09/2007                         | 03/2010                                           | 12/2015                                           | 687.20                         | 800.00                            | 0.00                                             | 16.41                | 69                        |
| 299                                | CHHINDWARA - NAGPUR (GC)(SECR)                                                   | RAILWAYS                    | SECR                   | 04/2005                         | N.A.                                              | 12/2013                                           | 383.79                         | 585.93                            | 194.91                                           | 52.67                | N.A.                      |
| 300                                | RAMGANJMUNDI-BHOPAL (NL),WCR                                                     | RAILWAYS                    | WCR                    | 04/2001                         | N.A.                                              | N.A.                                              | 727.13                         | 1225.90                           | 238.15                                           | 68.59                | N.A.                      |
| 301                                | RATLAM-MHOW-KHANDWA-AKOLA (GC)                                                   | RAILWAYS                    | WR                     | 04/2008                         | 03/2012                                           | N.A.                                              | 603.04                         | 1421.25                           | 344.42                                           | 135.68               | N.A.                      |
| 302                                | 2-LANING WITH PAVED SHOLDERS OF MULTAI CHHINDWARA SEONI SEC                      | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 10/2011                         | 10/2014                                           | 10/2014                                           | 1565.00                        | 1565.00                           | 1119.27                                          | 0.00                 | 0                         |
| 303                                | RAJMARG CHORAHA TO LAKHNANDON,KM 297 TO KM 351, NH- 26 (NHAI)                    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 10/2008                                           | N.A.                                              | 251.03                         | 251.03                            | 351.82                                           | 0.00                 | N.A.                      |
| 304                                | BHOPAL-SANCHI                                                                    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 10/2011                         | 01/2013                                           | N.A.                                              | 209.00                         | 209.00                            | 38.26                                            | 0.00                 | N.A.                      |
| 305                                | INDORE-JHABUA-GUJRAT/MP                                                          | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 10/2010                         | 04/2013                                           | N.A.                                              | 1175.00                        | 1175.00                           | 138.70                                           | 0.00                 | N.A.                      |
| 306                                | INDORE-DEWAS(NH-3)                                                               | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 11/2010                         | 05/2013                                           | N.A.                                              | 325.00                         | 325.00                            | 574.80                                           | 0.00                 | N.A.                      |
| 307                                | GSM EQUIPMENT OF 1625000LINES (2G) 325000 LINES 3(G) MP PHASE V.1 TELECOM CIRCLE | TELECOMMUNICAT IONS         | BSNL                   | 11/2009                         | 11/2010                                           | 09/2013                                           | 916.70                         | 930.60                            | 828.80                                           | 1.52                 | 34                        |
|                                    | MAHARASHTRA                                                                      |                             |                        |                                 |                                                   |                                                   |                                |                                   |                                                  |                      |                           |
| 308                                | PENGANGA OC                                                                      | COAL                        | WCL                    | 10/2008                         | 03/2014                                           | 03/2016                                           | 339.77                         | 339.77                            | 2.30                                             | 0.00                 | 24                        |
| 309                                | PIPELINE FOR TRANSFER OF LPG FROM BPCR/HPCR TO URAN LPG PLANT                    | PETROLEUM                   | BPCL                   | 08/2009                         | 04/2012                                           | 06/2014                                           | 246.81                         | 276.83                            | 258.57                                           | 12.16                | 26                        |
| 310                                | REPLACEMENT OF CDU/VDU AT MUMBAI REFINERY                                        | PETROLEUM                   | BPCL                   | 01/1999                         | 12/2014                                           | 03/2015                                           | 1419.00                        | 1419.00                           | 409.10                                           | 0.00                 | 3                         |
| 311                                | DIESEL HYDROTREATOR PROJECT AT MUMBAI REFINERY                                   | PETROLEUM                   | HPCL                   | 03/2009                         | 09/2011                                           | 12/2014                                           | 3284.00                        | 2174.00                           | 1881.89                                          | -33.80               | 39                        |
| 312                                | DE-BOTTLENECKING OF SMPL                                                         | PETROLEUM                   | IOCL                   | 12/2009                         | N.A.                                              | N.A.                                              | 1584.00                        | 1584.00                           | 795.25                                           | 0.00                 | N.A.                      |
| 313 DEVELOPMENT OF C-SERIES FIELDS | 313 DEVELOPMENT OF C-SERIES FIELDS                                               | PETROLEUM                   | ONGC                   | 08/2006                         | 12/2008                                           | 09/2014                                           | 3195.16                        | 3690.37                           | 2520.91                                          | 15.50                | 69                        |

| SN                               | PROJECT                                                                            | SECTOR    | IMPLEME NTING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 18   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   REPORTED CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN ^ (%) | TIME OVERRUN $ (MONTHS)   |
|----------------------------------|------------------------------------------------------------------------------------|-----------|------------------------|---------------------------------|---------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|----------------------|---------------------------|
| 314                              | DEVELOPMENT OF B-22 CLUSTER FIELDS                                                 | PETROLEUM | ONGC                   | 01/2007                         | 09/2010                                           | 12/2015                                           |                        2323.4  |                           2920.82 |                                          1915.45 |                25.71 | 63                        |
| 315                              | MUMBAI HIGH SOUTH REDEVELOPMENT PH-2                                               | PETROLEUM | ONGC                   | 10/2007                         | 05/2010                                           | 05/2014                                           |                        5713.03 |                           8813.41 |                                          7351.12 |                54.27 | 48                        |
| 316                              | DEVELOPMENT OF B-46 CLUSTER FIELD                                                  | PETROLEUM | ONGC                   | 06/2007                         | 07/2010                                           | 05/2014                                           |                        1436.21 |                           1456.96 |                                          1100.32 |                 1.44 | 46                        |
| 317                              | DEVELOPMENT OF B-193 CLUSTER FIELDS                                                | PETROLEUM | ONGC                   | 06/2007                         | 08/2010                                           | 05/2014                                           |                        3248.78 |                           5633.44 |                                          5190.51 |                73.4  | 45                        |
| 318                              | MUMBAI HIGH NORTH DEVELOPMENT PHASE-II                                             | PETROLEUM | ONGC                   | 01/2009                         | 09/2012                                           | 05/2014                                           |                        7133.39 |                           7133.39 |                                          5543.4  |                 0    | 20                        |
| 319                              | CONVERSION OF RIG SAGAR SAMRAT TO MOBILE OFFSHORE PRODUCTION UNIT(MOPS)            | PETROLEUM | ONGC                   | 03/2011                         | 05/2013                                           | 06/2014                                           |                         861.79 |                            861.79 |                                           495.39 |                 0    | 13                        |
| 320                              | DEVELOPMENT OF C-26 CLUSTER FIELDS                                                 | PETROLEUM | ONGC                   | 03/2012                         | 05/2014                                           | 05/2015                                           |                        2592.17 |                           2592.17 |                                           234.78 |                 0    | 12                        |
| 321                              | FIRE WATER NETWORK AT URAN                                                         | PETROLEUM | ONGC                   | 05/2010                         | 06/2013                                           | 05/2014                                           |                         171.68 |                            171.68 |                                            96.43 |                 0    | 11                        |
| 322                              | INTEGRATED DEVELOPMENT OF B-127 FIELDS                                             | PETROLEUM | ONGC                   | 12/2011                         | 03/2015                                           | 03/2015                                           |                        2059.63 |                           2665.65 |                                           522.9  |                29.42 | 0                         |
| 323                              | RECONSTRUCTION OF BPA AND BPB PLATFORMS                                            | PETROLEUM | ONGC                   | 03/2013                         | 04/2015                                           | 04/2015                                           |                        1138.5  |                           1138.5  |                                            33.92 |                 0    | 0                         |
| 324                              | HEERA AND SOUTH HEERA REDEVELOPMENT PH-II                                          | PETROLEUM | ONGC                   | 03/2012                         | 05/2015                                           | 05/2015                                           |                        5608.4  |                           5608.4  |                                          2182.76 |                 0    | 0                         |
| 325                              | INTEGRATED DEVELOPMENT OF BASSEIN FIELD                                            | PETROLEUM | ONGC                   | 12/2012                         | 02/2016                                           | 02/2016                                           |                        3513.07 |                           3513.07 |                                             0    |                 0    | 0                         |
| 326                              | MOUDA STPP                                                                         | POWER     | NTPC                   | 11/2008                         | 08/2012                                           | 03/2013                                           |                        5459.28 |                           6010.89 |                                          4056    |                10.1  | 7                         |
| 327                              | MOUDA STPP STAGE 2                                                                 | POWER     | NTPC                   | 03/2012                         | 09/2016                                           | 09/2016                                           |                        7921.47 |                           7921.47 |                                          1878    |                 0    | 0                         |
| 328                              | SOLAPUR STPP                                                                       | POWER     | NTPC                   | 03/2012                         | 11/2016                                           | 11/2016                                           |                        9395.18 |                           9395.18 |                                          2085    |                 0    | 0                         |
| 329                              | WESTERN REGION STRENGTHENING SCHEME-V                                              | POWER     | PGCIL                  | 12/2007                         | 09/2010                                           | 06/2014                                           |                         477.69 |                            477.69 |                                           471.52 |                 0    | 45                        |
| 330                              | SYSTEM STRENGTHENING IN WARDHA-AURANGABAD CORRIDOR FOR IPP PROJECTS IN CHATTISGARH | POWER     | PGCIL                  | 02/2012                         | 02/2015                                           | 02/2015                                           |                        1310.85 |                           1310.85 |                                             0    |                 0    | 0                         |
| 331                              | INTER-REGIONAL SYSTEM STRENGTHENING SCHEME IN WR AND NR (PART-A)                   | POWER     | PGCIL                  | 10/2013                         | 11/2016                                           | 11/2016                                           |                        1315.9  |                           1315.9  |                                             0    |                 0    | 0                         |
| 332                              | MUDKHED-PARBHANI                                                                   | RAILWAYS  | (SCR)                  | 04/2011                         | N.A.                                              | N.A.                                              |                         390.6  |                            390.6  |                                             1.85 |                 0    | N.A.                      |
| 333                              | AMRAVATI-NARKHER NL(CR)                                                            | RAILWAYS  | CR                     | 06/1994                         | 06/1999                                           | 03/2011                                           |                         120.9  |                            725    |                                           571.31 |               499.67 | 141                       |
| 334                              | AHMEDNAGAR-PARLI VAIJNATH(NL) CR                                                   | RAILWAYS  | CR                     | 02/1997                         | N.A.                                              | N.A.                                              |                         353.08 |                           2820    |                                           307.1  |               698.69 | N.A.                      |
| 335                              | WARDHA-NANDED MAHARASHTRA                                                          | RAILWAYS  | CR                     | 04/2008                         | N.A.                                              | N.A.                                              |                         697    |                           2501.05 |                                            66.64 |               258.83 | N.A.                      |
| 336                              | KALYAN-KASARA 3RD LINE                                                             | RAILWAYS  | CR                     | 04/2011                         | N.A.                                              | N.A.                                              |                         277.7  |                            279.7  |                                             3.51 |                 0.72 | N.A.                      |
| 337                              | 3RD LINE BETWEEN BHUSAWAL- JALGAON                                                 | RAILWAYS  | CR                     | 04/2011                         | N.A.                                              | N.A.                                              |                         182.06 |                            184.06 |                                             2.19 |                 1.1  | N.A.                      |
| 338 WARDHA-SEWAGRAM NGP 3RD LINE | 338 WARDHA-SEWAGRAM NGP 3RD LINE                                                   | RAILWAYS  | CR                     | 04/2012                         | N.A.                                              | N.A.                                              |                         297.85 |                            297.85 |                                             3.9  |                 0    | N.A.                      |

|   SN | PROJECT                                                                                             | SECTOR                      | IMPLEME NTING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 19   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   REPORTED CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN ^ (%) | TIME OVERRUN $ (MONTHS)   |
|------|-----------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|---------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|----------------------|---------------------------|
|  339 | RUNNING OF 12 CAR TRAINS ON HARBOUR LINE                                                            | RAILWAYS                    | MRTP                   | 04/2012                         | N.A.                                              | 12/2017                                           |                         714.1  |                            714.1  |                                            18.16 |                 0    | N.A.                      |
|  340 | BELAPUR-SEAWOOD-URAN ELECTRIFIED DOUBLE LINE(MTP)                                                   | RAILWAYS                    | MRTP                   | 03/1996                         | 03/2004                                           | 12/2014                                           |                         401.81 |                           1814.1  |                                           369.57 |               351.48 | 129                       |
|  341 | MUMBAI URBAN TRANSPORT PROJECT PHASE-II                                                             | RAILWAYS                    | MRTP                   | 04/2008                         | 03/2014                                           | 12/2016                                           |                        5300    |                           6213.84 |                                          1509.46 |                17.24 | 33                        |
|  342 | PUNE-SHOLAPUR,PKG-II                                                                                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 09/2011                         | 01/2014                                           | 01/2014                                           |                         835    |                            835    |                                           425.19 |                 0    | 0                         |
|  343 | NAGPUR-WAINGANGA BRIDGE                                                                             | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2012                         | 10/2014                                           | 10/2014                                           |                         484.19 |                            484.19 |                                           283.53 |                 0    | 0                         |
|  344 | WIDENING OF KHED-SINNAR STRETCH OF PUNE NASHIK SECTION OF NH-50                                     | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 05/2013                         | N.A.                                              | N.A.                                              |                        1348.2  |                           1348.2  |                                             0    |                 0    | N.A.                      |
|  345 | PUNE-SHOLAPUR,PKG1                                                                                  | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 11/2009                         | 05/2012                                           | N.A.                                              |                        1110    |                           1110    |                                          1825.57 |                 0    | N.A.                      |
|  346 | PIMPALGAON-NASIK-GONDE, NH-3 (NHDP-PHASE-III)                                                       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2005                         | 07/2012                                           | N.A.                                              |                         940    |                            940    |                                          1339.69 |                 0    | N.A.                      |
|  347 | WADNER-DEVDHARI(NS-60/MH)(KM 94- 123 KM)                                                            | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2011                         | 11/2012                                           | N.A.                                              |                         193.45 |                            193.45 |                                            58.35 |                 0    | N.A.                      |
|  348 | PUNE-SATARA(NH-4)                                                                                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 10/2010                         | 03/2013                                           | N.A.                                              |                        1724.55 |                           1724.55 |                                          1206.67 |                 0    | N.A.                      |
|  349 | TALEGAON-AMRAVATI                                                                                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 11/2009                         | 11/2013                                           | N.A.                                              |                         567    |                            567    |                                          1336.89 |                 0    | N.A.                      |
|  350 | CONST. & DEV. OF 2 OFFSHORE CONTAINER BERTHS & TERMINAL                                             | SHIPPING AND PORTS          | MUMBAI PORT TRU        | 11/2007                         | 12/2010                                           | 10/2015                                           |                        1228    |                           2158.16 |                                          1004.31 |                75.75 | 58                        |
|  351 | DEEPENING AND WIDENING OF MUMBAI HARBOUR CHANNEL AND JNPT CHANNEL                                   | SHIPPING AND PORTS          | PORT TRUST             | 10/2005                         | 10/2008                                           | N.A.                                              |                         800    |                           1571.6  |                                             9.7  |                96.45 | N.A.                      |
|  352 | ACQUISITION OF 4 NOS OF 82000 DWT KAMSAVMAX BULK CARRIERS FROM M/S JIANGSU EASTERN HEAVY INDUSTRIES | SHIPPING AND PORTS          | SHIPP.                 | 08/2010                         | 12/2012                                           | 11/2013                                           |                         612.72 |                            532.83 |                                           505.54 |               -13.04 | 11                        |
|  353 | ACQUISITION OF TWO NOS. OF 3060 DWT                                                                 | SHIPPING AND PORTS          | SHIPP.                 | 04/2009                         | 12/2011                                           | 10/2012                                           |                         277.03 |                            277.03 |                                           294.87 |                 0    | 10                        |
|  354 | ACQUISITION OF 4 NO. OF ANCHOR HANDLING CUM SUPPLY VESSELS                                          | SHIPPING AND PORTS          | SHIPP.                 | 10/2007                         | 04/2011                                           | 11/2011                                           |                         359.44 |                            359.44 |                                           358.78 |                 0    | 7                         |

| SN          | PROJECT                                                                                             | SECTOR                      | IMPLEME NTING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 20   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | REPORTED CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN ^ (%)   | TIME OVERRUN $ (MONTHS)   |
|-------------|-----------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|---------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|----------------------|---------------------------|
| 355         | ACQUISITION OF TWO(2) NOS. OF 317000 DWT VERY LARGE CRUDE CARRIERS FROM M/S JIANGSU RONGSHENG HEAVY | SHIPPING AND PORTS          | SHIPP.                 | 10/2010                         | 02/2014                                           | 04/2014                                           | 966.46                         | 994.82                            | 427.54                                           | 2.93                 | 2                         |
| 356         | ACQUISTION OF THREE(3) NOS OF 6500TEU CELLULAR CONTAINER VESSELS FROM M/S STX SHIPBUILDING CO. LTD. | SHIPPING AND PORTS          | SHIPP.                 | 10/2010                         | 12/2013                                           | 11/2013                                           | 1028.10                        | 1012.23                           | 554.60                                           | -1.54                | -1                        |
| 357         | INSTALLATION OF 45MVA SAF T WITH OTHER ASSOCIATED FACILITIES                                        | STEEL                       | SAIL                   | 12/2011                         | 10/2013                                           | 08/2014                                           | 187.33                         | 187.33                            | 119.88                                           | 0.00                 | 10                        |
| 358         | C/O OFFICE BUILDING FOR IDBI AT BANDRA KURLA COMPLEX,MUMBAI                                         | URBAN DEVELOPMENT           | CPWD                   | 11/2006                         | 04/2009                                           | N.A.                                              | 114.18                         | 173.08                            | 0.00                                             | 51.59                | N.A.                      |
| MANIPUR     | MANIPUR                                                                                             | MANIPUR                     | MANIPUR                | MANIPUR                         | MANIPUR                                           | MANIPUR                                           | MANIPUR                        | MANIPUR                           | MANIPUR                                          | MANIPUR              | MANIPUR                   |
| 359         | JIRIBAM TO IMPHAL (TUPUI)(NL)(NEFR)                                                                 | RAILWAYS                    | NEFR                   | 04/2003                         | 03/2011                                           | 03/2017                                           | 727.56                         | 4478.17                           | 2023.83                                          | 515.51               | 72                        |
| MEGHALAYA   | MEGHALAYA                                                                                           | MEGHALAYA                   | MEGHALAYA              | MEGHALAYA                       | MEGHALAYA                                         | MEGHALAYA                                         | MEGHALAYA                      | MEGHALAYA                         | MEGHALAYA                                        | MEGHALAYA            | MEGHALAYA                 |
| 360         | NEW BG LINE FROM BYRNIHAT TO SHILLONG                                                               | RAILWAYS                    | NEFR                   | 04/2010                         | N.A.                                              | N.A.                                              | 4083.02                        | 4083.02                           | 3.37                                             | 0.00                 | N.A.                      |
| 361         | JORBAT - BARAPANI                                                                                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 01/2011                         | 01/2014                                           | 01/2014                                           | 536.00                         | 536.00                            | 574.50                                           | 0.00                 | 0                         |
| 362         | 2-LANNING OF SHILONG BYPASS                                                                         | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2011                         | 02/2014                                           | 02/2014                                           | 226.00                         | 226.00                            | 332.50                                           | 0.00                 | 0                         |
| MIZORAM     | MIZORAM                                                                                             | MIZORAM                     | MIZORAM                | MIZORAM                         | MIZORAM                                           | MIZORAM                                           | MIZORAM                        | MIZORAM                           | MIZORAM                                          | MIZORAM              | MIZORAM                   |
| 363         | TUIRIAL HYDRO ELECTRIC PROJECT (60MW)                                                               | POWER                       | NEEPCO                 | 01/2011                         | 07/2006                                           | 12/2015                                           | 913.63                         | 913.63                            | 573.22                                           | 0.00                 | 113                       |
| 364         | BHAIRABI SAIRONG, NL, NEFR                                                                          | RAILWAYS                    | NEFR                   | 04/2008                         | 04/2014                                           | 03/2017                                           | 619.34                         | 2393.48                           | 171.49                                           | 286.46               | 35                        |
| MULTI STATE | MULTI STATE                                                                                         | MULTI STATE                 | MULTI STATE            | MULTI STATE                     | MULTI STATE                                       | MULTI STATE                                       | MULTI STATE                    | MULTI STATE                       | MULTI STATE                                      | MULTI STATE          | MULTI STATE               |
| 365         | ESTABLISHMENT OF AIRPORT OPERATIONS CONTROL CENTRES AT 10 AIRPORTS                                  | CIVIL AVIATION              | AAI                    | 02/2010                         | 03/2014                                           | 10/2014                                           | 344.28                         | 344.28                            | 0.00                                             | 0.00                 | 7                         |
| 366         | GAGAN PROJECT                                                                                       | CIVIL AVIATION              | AAI                    | 09/2008                         | 06/2013                                           | 06/2013                                           | 626.00                         | 626.00                            | 483.13                                           | 0.00                 | 0                         |
| 367         | SUPPLY OF 56 NOS AIRFIELD FIRE TENDERS AT VARIOUS AIRPORTS                                          | CIVIL AVIATION              | AAI                    | 10/2012                         | 03/2015                                           | 03/2015                                           | 217.60                         | 217.60                            | 0.04                                             | 0.00                 | 0                         |
| 368         | BINA EXTN. PROJ(6.0 MTPA)                                                                           | COAL                        | NCL                    | 11/2006                         | 03/2014                                           | 03/2014                                           | 168.97                         | 168.97                            | 44.08                                            | 0.00                 | 0                         |
| 369         | SURAT PARADIP PIPELINE PROJECT                                                                      | PETROLEUM                   | GAIL                   | 10/2012                         | N.A.                                              | 04/2015                                           | 10281.00                       | 10281.00                          | 1.36                                             | 0.00                 | N.A.                      |
| 370         | VKPL UPGRADATION AND LAYING OF SPURLINE (TO BHILWARA AND CHITTORGARH)                               | PETROLEUM                   | GAIL                   | 12/2009                         | 03/2012                                           | 03/2016                                           | 463.32                         | 330.47                            | 270.05                                           | -28.67               | 48                        |
| 371         | JAGDISHPUR-HALDIA PIPELINE PROJECT PHASE-I                                                          | PETROLEUM                   | GAIL                   | 07/2009                         | 01/2013                                           | 12/2015                                           | 7596.18                        | 7596.18                           | 13.50                                            | 0.00                 | 35                        |

|   SN | PROJECT                                                                       | SECTOR    | IMPLEME NTING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 21   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   REPORTED CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN ^ (%) | TIME OVERRUN $ (MONTHS)   |
|------|-------------------------------------------------------------------------------|-----------|------------------------|---------------------------------|---------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|----------------------|---------------------------|
|  372 | KARANPUR MORADABAD-KASHIPUR- RUDRAPUR PIPELINE PROJECT PHASE-I                | PETROLEUM | GAIL                   | 07/2009                         | 01/2012                                           | 07/2013                                           |                         238.68 |                            312    |                                           293.12 |                30.72 | 18                        |
|  373 | PETROCHEMICAL COMPLEX-II AT VIJAYPUR AND PATA                                 | PETROLEUM | GAIL                   | 08/2010                         | 02/2014                                           | 06/2014                                           |                        8140    |                           8140    |                                          6422.66 |                 0    | 4                         |
|  374 | DABHOL BANGALORE PIPELINE PROJECT PHASE-II                                    | PETROLEUM | GAIL                   | 06/2009                         | 09/2013                                           | 09/2013                                           |                         486    |                            486    |                                            91.99 |                 0    | 0                         |
|  375 | BNPL SPURLINE (UTTRANCHAL AND PUNJAB)                                         | PETROLEUM | GAIL                   | 12/2009                         | 07/2012                                           | N.A.                                              |                         540.92 |                            540.92 |                                           336.28 |                 0    | N.A.                      |
|  376 | KOCHI-KOOTANAD BANGALORE MANGALORE PIPELINE PROJECT                           | PETROLEUM | GAIL                   | 06/2009                         | 12/2012                                           | N.A.                                              |                        2915    |                           2300    |                                          1287.26 |               -21.1  | N.A.                      |
|  377 | URAN CHAKAN/SHIKRAPUR LPG PIPELINE                                            | PETROLEUM | HPCL                   | 11/2012                         | 10/2014                                           | 10/2015                                           |                         309.81 |                            309.82 |                                            67.83 |                 0    | 12                        |
|  378 | REWARI KANPUR PIPELINE PROJECT                                                | PETROLEUM | HPCL                   | 02/2012                         | 11/2015                                           | 11/2015                                           |                        1210.64 |                           1210.64 |                                           504.9  |                 0    | 0                         |
|  379 | PARADIP-RAIPUR- RANCHI PIPELINE                                               | PETROLEUM | IOCL                   | 08/2009                         | 09/2012                                           | 08/2015                                           |                        1793    |                           1793    |                                           961.93 |                 0    | 35                        |
|  380 | PARADIP HALDIA DURGAPUR LPG PIPELINE                                          | PETROLEUM | IOCL                   | 02/2011                         | 07/2015                                           | 07/2015                                           |                         913    |                            913    |                                           106.53 |                 0    | 0                         |
|  381 | AUGMENTATION OF PARADIP HALDIA BARAUNI PIPELINE                               | PETROLEUM | IOCL                   | 08/2011                         | 08/2015                                           | 08/2015                                           |                         586    |                            586    |                                           160.16 |                 0    | 0                         |
|  382 | CREATION OF SECONDARY TANK FARM WITH DEHYDRATION FACILITY AND ETP AT MADHUBAN | PETROLEUM | OIL                    | 08/2006                         | 09/2012                                           | 03/2017                                           |                         374.56 |                            374.56 |                                            10.6  |                 0    | 54                        |
|  383 | PURCHASE OF 2 NOS. OF 2000 HP DRILLING RIG                                    | PETROLEUM | OIL                    | 04/2010                         | 12/2014                                           | 10/2015                                           |                         270    |                            270    |                                             0    |                 0    | 10                        |
|  384 | DEV OF G1 AND GS-15 (ONGCL)                                                   | PETROLEUM | ONGC                   | 04/2003                         | 04/2006                                           | 06/2016                                           |                         429.82 |                           2735.65 |                                          2184    |               536.46 | 122                       |
|  385 | CONSTRUCTION OF 12 OFFSHORE SUPPLY VESSELS(OSV)                               | PETROLEUM | ONGC                   | 06/2007                         | 09/2011                                           | 12/2014                                           |                         736.65 |                            736.65 |                                           448.92 |                 0    | 39                        |
|  386 | CONSTRUCTION OF ONE MULTIPURPOSE SUPPORT VESSEL (MSV)                         | PETROLEUM | ONGC                   | 01/2010                         | 03/2013                                           | 06/2016                                           |                         723.64 |                            723.64 |                                             0    |                 0    | 39                        |
|  387 | ADDITIONAL DEV. OF D-1 FIELD                                                  | PETROLEUM | ONGC                   | 01/2010                         | 06/2012                                           | 05/2014                                           |                        2163.64 |                           2331.62 |                                          1889.99 |                 7.76 | 23                        |
|  388 | DEVELOPMENT OF WO-16 CLUSTER FIELDS                                           | PETROLEUM | ONGC                   | 06/2010                         | 01/2014                                           | 12/2015                                           |                        2523    |                           2523    |                                          1002.33 |                 0    | 23                        |
|  389 | DEVELOPMENT OF CLUSTER-7 FIELDS                                               | PETROLEUM | ONGC                   | 03/2010                         | 03/2013                                           | 11/2014                                           |                        3241.03 |                           6638.94 |                                          1451.42 |               104.84 | 20                        |
|  390 | CONSTRUCTION OF 23 IMMEDIATE SUPPLY VESSELS (ISV)                             | PETROLEUM | ONGC                   | 11/2010                         | 08/2013                                           | 09/2014                                           |                         331.2  |                            331.2  |                                           164.19 |                 0    | 13                        |
|  391 | IOR OF B-173A FIELD                                                           | PETROLEUM | ONGC                   | 01/2012                         | 03/2014                                           | 12/2014                                           |                         352.49 |                            352.49 |                                            84.56 |                 0    | 9                         |
|  392 | PIPELINE REPLACEMENT PROJECT-3                                                | PETROLEUM | ONGC                   | 04/2012                         | 05/2014                                           | 05/2014                                           |                        2547.26 |                           2547.26 |                                          1015.93 |                 0    | 0                         |
|  393 | DEVELOPMENT OF WESTERN PERIPHERY OF MH SOUTH FIELD                            | PETROLEUM | ONGC                   | 04/2012                         | 12/2014                                           | 12/2014                                           |                         600.17 |                            600.17 |                                           219.43 |                 0    | 0                         |
|  394 | DEVELOPMENT OF SHALLOW WATER WELLS IN EASTERN OFFSHORE                        | PETROLEUM | ONGC                   | 04/2013                         | 04/2015                                           | 04/2015                                           |                         284.82 |                            284.82 |                                             0    |                 0    | 0                         |

|   SN | PROJECT                                                                            | SECTOR    | IMPLEME NTING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 22   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   REPORTED CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN ^ (%) |   TIME OVERRUN $ (MONTHS) |
|------|------------------------------------------------------------------------------------|-----------|------------------------|---------------------------------|---------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|----------------------|---------------------------|
|  395 | INTEGRATED DEVELOPMENT OF VASHISTA AND S-1 FIELDS                                  | PETROLEUM | ONGC                   | 05/2013                         | 04/2016                                           | 04/2016                                           |                        4124.35 |                           4124.35 |                                             0    |                 0    |                         0 |
|  396 | EASTERN REGION TRANSMISSION SYSTEM-III                                             | POWER     | PGCIL                  | 07/2010                         | 11/2012                                           | 06/2015                                           |                        1272.8  |                           1272.8  |                                           808.16 |                 0    |                        31 |
|  397 | TRANS. SYSTEM ASSOCIATED WITH PALLATANA GBPP & BPTS.                               | POWER     | PGCIL                  | 02/2010                         | 12/2012                                           | 06/2015                                           |                        2144    |                           2144    |                                          1647.8  |                 0    |                        30 |
|  398 | TR. SYSTEM ASSOCIATED WITH MUNDRA ULTRA MEGA POWER PROJECT                         | POWER     | PGCIL                  | 10/2008                         | 10/2012                                           | 03/2015                                           |                        4824.12 |                           4824.12 |                                          3739.68 |                 0    |                        29 |
|  399 | TRANSMISSION SYSTEM FOR TRANSFER OF POWER FROM GEN.PROJ IN SIKKIM TO NR/WR PART- A | POWER     | PGCIL                  | 05/2010                         | 01/2013                                           | 06/2015                                           |                         250.03 |                            250.03 |                                            66.52 |                 0    |                        29 |
|  400 | SYSTEM STRENGTHENING IN NR FOR SASAN & MUNDRA (UMPP)                               | POWER     | PGCIL                  | 12/2009                         | 08/2012                                           | 12/2014                                           |                        1216.83 |                           1216.83 |                                           975.26 |                 0    |                        28 |
|  401 | TRANSMISSION SYSTEM OF VINDHUACHAL -IV AND RIHAND -III GEN. PROJ.                  | POWER     | PGCIL                  | 03/2010                         | 11/2012                                           | 03/2015                                           |                        4672.99 |                           4672.99 |                                          2964.78 |                 0    |                        28 |
|  402 | NORTHERN REGION SYSTEM STRENGHTENING SCHEME-XIX                                    | POWER     | PGCIL                  | 02/2009                         | 02/2012                                           | 12/2013                                           |                         410.29 |                            410.29 |                                           278.17 |                 0    |                        22 |
|  403 | NORTH- EAST NORTH WESTERN INTERCONNECTOR I PROJECT                                 | POWER     | PGCIL                  | 02/2009                         | 08/2013                                           | 06/2015                                           |                       11130.2  |                          11130.2  |                                          7937.67 |                 0    |                        22 |
|  404 | NORTHERN REGION SYSTEM STRENGTHENING SCHEME-XXI                                    | POWER     | PGCIL                  | 08/2010                         | 04/2013                                           | 12/2014                                           |                        1677.57 |                           1677.57 |                                          1007.98 |                 0    |                        20 |
|  405 | SUPPLIMENTARY TRANSMISSION ASSOCIATED WITH DVC AND MAITHON RBC                     | POWER     | PGCIL                  | 08/2008                         | 08/2012                                           | 03/2014                                           |                        2360.95 |                           2580.9  |                                             0    |                 9.32 |                        19 |
|  406 | 765 KV POOLING STATION AND NETWORK WITH DVC AND MAITHOB RBC                        | POWER     | PGCIL                  | 08/2008                         | 08/2012                                           | 03/2014                                           |                        7075.33 |                           7075.33 |                                             0    |                 0    |                        19 |
|  407 | TRANSMISSION SYSTEM FOR TRANSFER OF POWER FROM GEN.PROJ IN SIKKIM TO NR/WR PART- B | POWER     | PGCIL                  | 03/2011                         | 11/2013                                           | 06/2015                                           |                        1585.12 |                           1585.12 |                                          1182.61 |                 0    |                        19 |
|  408 | NORTHERN REGION TRANSMISSION STRENGTHENING SCHEME                                  | POWER     | PGCIL                  | 03/2010                         | 11/2012                                           | 04/2014                                           |                         965.58 |                            965.58 |                                           633.83 |                 0    |                        17 |
|  409 | TR SYSTEM FOR PHASE-I GENERATION PROJECTS IN JHARKHAND AND WEST BENGAL- PART-A2    | POWER     | PGCIL                  | 12/2011                         | 08/2014                                           | 06/2015                                           |                        2422.66 |                           2422.66 |                                           963.76 |                 0    |                        10 |
|  410 | NORTHERN REGION SYSTEM STRENGHENING SCHEME XVI                                     | POWER     | PGCIL                  | 07/2010                         | 07/2013                                           | 03/2014                                           |                         752.64 |                            752.64 |                                             0    |                 0    |                         8 |
|  411 | TR. SYS. FOR PHASE-I PROJ. IN JHARKHAN AND WEST BENGAL PART- B                     | POWER     | PGCIL                  | 02/2012                         | 10/2014                                           | 06/2015                                           |                        3201.44 |                           3201.44 |                                          1427.54 |                 0    |                         8 |

|   SN | PROJECT                                                                                           | SECTOR   | IMPLEME NTING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 23   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   REPORTED CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN ^ (%) |   TIME OVERRUN $ (MONTHS) |
|------|---------------------------------------------------------------------------------------------------|----------|------------------------|---------------------------------|---------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|----------------------|---------------------------|
|  412 | TRANSMISSION SYSTEM FOR IPP GENERATION PROJECTS IN MP AND CHATTISGARH                             | POWER    | PGCIL                  | 09/2011                         | 12/2013                                           | 06/2014                                           |                        1366.34 |                           1366.34 |                                           952.26 |                    0 |                         6 |
|  413 | SYTEM STRENGTHENING XIII OF SR GRID                                                               | POWER    | PGCIL                  | 10/2011                         | 06/2014                                           | 09/2014                                           |                         487.49 |                            487.49 |                                           277.05 |                    0 |                         3 |
|  414 | NORTHERN REGION SYSTEM STRENGTHENING SCHEME-XXVIII                                                | POWER    | PGCIL                  | 09/2012                         | 04/2015                                           | 05/2015                                           |                         524.4  |                            524.4  |                                             0    |                    0 |                         1 |
|  415 | TRANSMISSION SYSTEM FOR PHASE-I GEN.PROJ.IN ORISSA PART-C                                         | POWER    | PGCIL                  | 03/2011                         | 03/2014                                           | 03/2014                                           |                        2569.25 |                           2569.25 |                                             0    |                    0 |                         0 |
|  416 | SYTEM STRENGTHENING OF SOUTHERN REGION - XIV                                                      | POWER    | PGCIL                  | 12/2011                         | 08/2014                                           | 08/2014                                           |                         297.33 |                            297.33 |                                           214.02 |                    0 |                         0 |
|  417 | ESTABLISHMENT OF FIBER OPTIC COMMUNICATION SYSTEM IN NORTHERN REGION                              | POWER    | PGCIL                  | 03/2012                         | 09/2014                                           | 09/2014                                           |                         198.63 |                            198.63 |                                             0    |                    0 |                         0 |
|  418 | AUGMENTION OF TRANSFORMERS IN NORTHEN REGION - PART A                                             | POWER    | PGCIL                  | 12/2012                         | 10/2014                                           | 10/2014                                           |                         156.04 |                            156.04 |                                            24.39 |                    0 |                         0 |
|  419 | NORTHERN REGION SYSTEM STRENGTHENING SCHEME-XXIV                                                  | POWER    | PGCIL                  | 11/2011                         | 11/2014                                           | 11/2014                                           |                         723.63 |                            723.63 |                                           314.55 |                    0 |                         0 |
|  420 | SYSTEM STRENGTHENING-XVIII IN SOUTHERN REGION GRID                                                | POWER    | PGCIL                  | 06/2012                         | 11/2014                                           | 11/2014                                           |                        1263.26 |                           1263.26 |                                           598.85 |                    0 |                         0 |
|  421 | NORTHERN REGION SYSTEM STRENGTHENING SCHEME-XXVI                                                  | POWER    | PGCIL                  | 09/2012                         | 03/2015                                           | 03/2015                                           |                         803.34 |                            803.34 |                                           211.42 |                    0 |                         0 |
|  422 | COMMON TR. SYS. ASSOCIATED WITH EAST COAST AND NCC POWER PROJECTS IN SRIKAKULAM AREA A.P. PART- C | POWER    | PGCIL                  | 03/2013                         | 06/2015                                           | 06/2015                                           |                         514.2  |                            514.2  |                                             0    |                    0 |                         0 |
|  423 | COMMON SYS. ASSOCIATED WITH EAST COAST ENERGY PVT LTD AND NCC POWER PROJECTS LTD LTOA GEN PART- B | POWER    | PGCIL                  | 03/2013                         | 12/2015                                           | 12/2015                                           |                        2514.88 |                           2514.88 |                                            23.38 |                    0 |                         0 |
|  424 | NORTHERN REGION SYSTEM STRENGTHENING SCHEME-XXV                                                   | POWER    | PGCIL                  | 09/2013                         | 03/2016                                           | 03/2016                                           |                         680.69 |                            680.69 |                                             0    |                    0 |                         0 |
|  425 | UNIFIED REAL TIME DYNAMIC STATE MEASUREMENT PHASE-I                                               | POWER    | PGCIL                  | 01/2014                         | 04/2016                                           | 04/2016                                           |                         374.63 |                            374.63 |                                             0    |                    0 |                         0 |
|  426 | TRANSMISSION SYSTEM ASSOCIATED WITH MAUDA STAGE-II                                                | POWER    | PGCIL                  | 09/2013                         | 05/2016                                           | 05/2016                                           |                        1575.3  |                           1575.3  |                                             0    |                    0 |                         0 |
|  427 | EASTERN REGION STRENGTHENING SCHEME-V                                                             | POWER    | PGCIL                  | 10/2013                         | 05/2016                                           | 05/2016                                           |                        1364.52 |                           1364.52 |                                             0    |                    0 |                         0 |
|  428 | NORTHERN REGION SYSTEM STRENGTHENING SCHEME - XXX                                                 | POWER    | PGCIL                  | 02/2014                         | 06/2016                                           | 06/2016                                           |                         539.82 |                            539.82 |                                             0    |                    0 |                         0 |
|  429 | NORTHERN REGION SYSTEM STRENGHENING SCHEME - XXXII                                                | POWER    | PGCIL                  | 02/2014                         | 06/2016                                           | 06/2016                                           |                         908.08 |                            908.08 |                                             0    |                    0 |                         0 |
|  430 | SYSTEM STRENGTHENING -XIX IN SOUTHERN REGIONAL GRID                                               | POWER    | PGCIL                  | 09/2012                         | 12/2014                                           | 11/2014                                           |                        1935.35 |                           1935.35 |                                           605.31 |                    0 |                        -1 |

|   SN | PROJECT                                                                                                | SECTOR   | IMPLEME NTING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 24   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   REPORTED CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN ^ (%) | TIME OVERRUN $ (MONTHS)   |
|------|--------------------------------------------------------------------------------------------------------|----------|------------------------|---------------------------------|---------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|----------------------|---------------------------|
|  431 | SYSTEM STRENGTHENING - XVII IN SOUTHERN REGIONAL GRID                                                  | POWER    | PGCIL                  | 09/2012                         | 06/2016                                           | 12/2015                                           |                        1508.74 |                           1508.74 |                                           247.12 |                 0    | -6                        |
|  432 | NORTHERN REGION SYSTEM STRENGHTENING SCHEME-XVIII                                                      | POWER    | PGCIL                  | 02/2009                         | 11/2011                                           | N.A.                                              |                         509.66 |                            509.66 |                                           394.07 |                 0    | N.A.                      |
|  433 | TR. SYSTEM ASSOCIATED WITH RAMPUR HEP                                                                  | POWER    | PGCIL                  | 02/2009                         | 11/2011                                           | N.A.                                              |                         184.19 |                            184.19 |                                             0    |                 0    | N.A.                      |
|  434 | SYSTEM STRENGTHENING -XII OF SR                                                                        | POWER    | PGCIL                  | 02/2010                         | 06/2012                                           | N.A.                                              |                         232.34 |                            232.34 |                                             0    |                 0    | N.A.                      |
|  435 | KAZIPET-VIJAYAWADA 3RD LINE WITH ELECTRIFICATION                                                       | RAILWAYS | (SCR)                  | 04/2012                         | N.A.                                              | N.A.                                              |                        1054.35 |                           1054.35 |                                             0.42 |                 0    | N.A.                      |
|  436 | AKOLA-KHANDWA GC AKOLA-AKOT                                                                            | RAILWAYS | (SCR)                  | 04/2008                         | N.A.                                              | N.A.                                              |                         184.26 |                           2000    |                                            25.9  |               985.42 | N.A.                      |
|  437 | KADAPA-BANGALORE (NL), KADAPA- PENDLIMARRI PH-I                                                        | RAILWAYS | (SCR)                  | 04/2008                         | N.A.                                              | N.A.                                              |                        2050    |                           2050    |                                            92.33 |                 0    | N.A.                      |
|  438 | PANVEL PEN DOUBLING                                                                                    | RAILWAYS | CR                     | 04/2006                         | N.A.                                              | 05/2014                                           |                         191    |                            260.16 |                                           217.77 |                36.21 | N.A.                      |
|  439 | PEN ROHA DOUBLING                                                                                      | RAILWAYS | CR                     | 04/2007                         | N.A.                                              | 03/2014                                           |                         203    |                            203    |                                           177.4  |                 0    | N.A.                      |
|  440 | GAYA-CHATRA (NL)                                                                                       | RAILWAYS | ECOR                   | 04/2008                         | N.A.                                              | N.A.                                              |                         415.67 |                            415.67 |                                            13.88 |                 0    | N.A.                      |
|  441 | DEOGHAR - SULTANGANJ (INL), ER                                                                         | RAILWAYS | ER                     | 04/2000                         | 12/2012                                           | 02/2013                                           |                         138    |                            607.09 |                                           533.29 |               339.92 | 2                         |
|  442 | LILUAH-DANKUNI 3RD LINE, MM FOR DANKUNI-JONGALPARA-FURFURA SHARIF NL                                   | RAILWAYS | ER                     | 04/2009                         | 03/2014                                           | 03/2014                                           |                         257.42 |                            257.42 |                                            34.36 |                 0    | 0                         |
|  443 | PLASSEY-JIAGANJ DOUBLING                                                                               | RAILWAYS | ER                     | 04/2011                         | 03/2015                                           | 03/2015                                           |                         248.07 |                            248.07 |                                            12.05 |                 0    | 0                         |
|  444 | PRINCEPGHAT-MAJERHAT DOUBLING OF CIRCULAR RAILWAY                                                      | RAILWAYS | ER                     | 04/2011                         | 03/2017                                           | 03/2017                                           |                         299.6  |                            299.6  |                                             1.1  |                 0    | 0                         |
|  445 | KATWA-PATULI DOUBLING WITH NEW MM FOR AHMEDPUR-KATWA GC                                                | RAILWAYS | ER                     | 04/2010                         | 03/2017                                           | 03/2017                                           |                         423.66 |                            423.66 |                                           158.41 |                 0    | 0                         |
|  446 | LAKSHMIKANTAPUR-NAMKHANA SUBSEQUENTLY MM FOR NAMKHANA- CHANDRANAGAR, KAKDWIP- BUDAKHALI AND CHANDRANAG | RAILWAYS | ER                     | 04/1999                         | N.A.                                              | N.A.                                              |                         406.99 |                            406.99 |                                           142.79 |                 0    | N.A.                      |
|  447 | SULTANGANJ-KATURIA VIA ASARGANJ, TARAPUR AND BELHAR                                                    | RAILWAYS | ER                     | 04/2007                         | N.A.                                              | N.A.                                              |                         450    |                            450    |                                             8.02 |                 0    | N.A.                      |
|  448 | HANSNABAD-HINGALGANJ NEW BG LINE                                                                       | RAILWAYS | ER                     | 04/2010                         | N.A.                                              | N.A.                                              |                         172.03 |                            172.03 |                                             5.05 |                 0    | N.A.                      |
|  449 | PIRPAINTI-JASIDIH                                                                                      | RAILWAYS | ER                     | 04/2013                         | N.A.                                              | N.A.                                              |                         915.98 |                            915.98 |                                             0.09 |                 0    | N.A.                      |
|  450 | BANDEL-BOINCHI 3RD LINE                                                                                | RAILWAYS | ER                     | 04/2011                         | N.A.                                              | N.A.                                              |                         288.35 |                            288.35 |                                             5.96 |                 0    | N.A.                      |
|  451 | PIRPAINTI-BHAGALPUR                                                                                    | RAILWAYS | ER                     | 04/2011                         | N.A.                                              | N.A.                                              |                         261.38 |                            261.38 |                                            18.5  |                 0    | N.A.                      |
|  452 | HABRA-CHANDPARA, MM FOR MACHALANDPUR-SWARUPNAGAR NL                                                    | RAILWAYS | ER                     | 04/2000                         | N.A.                                              | N.A.                                              |                         157.17 |                            157.17 |                                            76.39 |                 0    | N.A.                      |
|  453 | KALINARAYANPUR-KRISHNANAGAR DOUBLING ALONGWITH KRISHNANAGAR - CHAPRA NEW LINE AND NAIHATI-RANAGHAT 3   | RAILWAYS | ER                     | 04/2001                         | N.A.                                              | N.A.                                              |                         923.52 |                            923.52 |                                           236.31 |                 0    | N.A.                      |

|   SN | PROJECT                                                                                                | SECTOR   | IMPLEME NTING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 25   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   REPORTED CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN ^ (%) | TIME OVERRUN $ (MONTHS)   |
|------|--------------------------------------------------------------------------------------------------------|----------|------------------------|---------------------------------|---------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|----------------------|---------------------------|
|  454 | CHINPAI-SAINTHIA DOUBLING, MM FOR PRANTI-SURI, CHOWRIGACHA- SAINTHIA VIA KANDI NL                      | RAILWAYS | ER                     | 04/2005                         | N.A.                                              | N.A.                                              |                         595.91 |                            595.91 |                                            89.53 |                    0 | N.A.                      |
|  455 | KALINARAYANPUR-SHANTIPUR DOUBLING WITH NEW MM FOR RANAGHAT-DUTTAPHULIA NEW LINE                        | RAILWAYS | ER                     | 04/2010                         | N.A.                                              | N.A.                                              |                         174.56 |                            174.56 |                                            55    |                    0 | N.A.                      |
|  456 | SONDALIA-CHAMPAPUKUR DOUBLING WITH NEW MM FOR BIRA-CHAKIA NL                                           | RAILWAYS | ER                     | 04/2010                         | N.A.                                              | N.A.                                              |                         277.28 |                            277.28 |                                            42.61 |                    0 | N.A.                      |
|  457 | DANKUNI-CHANDANPUR 4TH LINE, 1ST PHASE OF DANKUNI-SHAKTIGARH 4TH LINE WITH MM BARUIPARA FURFURA NL     | RAILWAYS | ER                     | 04/2010                         | N.A.                                              | N.A.                                              |                         296.44 |                            296.44 |                                             3.86 |                    0 | N.A.                      |
|  458 | HOWRAH DIVISION- PLATFORM SHELTER (40 C CATEGORY STATIONS)                                             | RAILWAYS | ER                     | 04/2010                         | N.A.                                              | N.A.                                              |                         157.94 |                            157.94 |                                            41.57 |                    0 | N.A.                      |
|  459 | BARIARPIUR-MANANPURVIA KHARAGPUER, LACHIMPUR-BARAHAT                                                   | RAILWAYS | ER                     | 04/2007                         | N.A.                                              | N.A.                                              |                         450.55 |                            450.55 |                                            10.88 |                    0 | N.A.                      |
|  460 | TARAKESHWAR-MAGRA NEW BG LINE                                                                          | RAILWAYS | ER                     | 04/2010                         | N.A.                                              | N.A.                                              |                         365.17 |                            365.17 |                                             1.39 |                    0 | N.A.                      |
|  461 | HANSDIHA-GODDA NL                                                                                      | RAILWAYS | ER                     | 04/2011                         | N.A.                                              | N.A.                                              |                         267.09 |                            267.09 |                                             0.91 |                    0 | N.A.                      |
|  462 | SAINTHIA-TARAPITH 3RD LINE                                                                             | RAILWAYS | ER                     | 04/2011                         | N.A.                                              | N.A.                                              |                         193.44 |                            193.44 |                                            14.67 |                    0 | N.A.                      |
|  463 | BOINCHI-SHAKTIGARH 3RD LINE                                                                            | RAILWAYS | ER                     | 04/2011                         | N.A.                                              | N.A.                                              |                         175.8  |                            175.8  |                                             1.12 |                    0 | N.A.                      |
|  464 | NEW ALIPUR TO AKRA, MM FOR BUDGE BUDGE-PUJALI NL, PUJALI- ULUBERIA(BIRSHIVPUR) AND PUJALI- BAHRAHAT NL | RAILWAYS | ER                     | 04/2010                         | N.A.                                              | N.A.                                              |                         494.54 |                            494.54 |                                            31.92 |                    0 | N.A.                      |
|  465 | SONARPUR-CANNING WITH NEW MM FOR KALIKAPUR-MINAKHAN VIA GHATAKPUR NL                                   | RAILWAYS | ER                     | 04/2000                         | N.A.                                              | N.A.                                              |                         297.47 |                            297.47 |                                            51.81 |                    0 | N.A.                      |
|  466 | CHANDPARA-BANGAON DOUBLING WITH EXENSION TO CHANDBAZAR AND NEW MM FOR BONGAON- PORAMAHESHTALA & CHAND  | RAILWAYS | ER                     | 04/2003                         | N.A.                                              | N.A.                                              |                         337.96 |                            337.96 |                                            60    |                    0 | N.A.                      |
|  467 | MAGRAHAT-DIAMOND HARBOUR WITH MM SANGRAMPUR- KRISHANCHANDPUR AND DIAMOND HATBOUR - BAHRAHAT-KULPI NL   | RAILWAYS | ER                     | 04/2009                         | N.A.                                              | N.A.                                              |                         493.96 |                            493.96 |                                           117.82 |                    0 | N.A.                      |
|  468 | NABADWIPDHAM-PATULI DOUBLING                                                                           | RAILWAYS | ER                     | 04/2010                         | N.A.                                              | N.A.                                              |                         169.82 |                            169.82 |                                            32.1  |                    0 | N.A.                      |
|  469 | SANTOSHPUR-REMOUNT ROAD VIA GARDEN REACH- METIABRUZE                                                   | RAILWAYS | ER                     | 04/2010                         | N.A.                                              | N.A.                                              |                         268.52 |                            268.52 |                                            78.85 |                    0 | N.A.                      |

|   SN | PROJECT                                                                                              | SECTOR   | IMPLEME NTING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 26   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   REPORTED CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN ^ (%) | TIME OVERRUN $ (MONTHS)   |
|------|------------------------------------------------------------------------------------------------------|----------|------------------------|---------------------------------|---------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|----------------------|---------------------------|
|  470 | HOWRAH-DEVELOPMENT OF STATION INCLUDING SEGRAGATION OF AARIVAL/DEPARTURE AND OTHER AMENITIES         | RAILWAYS | ER                     | 04/2011                         | N.A.                                              | N.A.                                              |                         166.89 |                            166.89 |                                             0.02 |                 0    | N.A.                      |
|  471 | MONIGRAM- NIMTITA                                                                                    | RAILWAYS | ER                     | 04/2012                         | N.A.                                              | N.A.                                              |                         250.93 |                            250.93 |                                             0    |                 0    | N.A.                      |
|  472 | FREIGHT OPERATIONS INFORMATION SYSTEM (FOIS)                                                         | RAILWAYS | FOIS                   | 03/1984                         | 03/1995                                           | 03/2015                                           |                         520    |                            835.04 |                                           622.92 |                60.58 | 240                       |
|  473 | GUNA-ETAWAH VIA SHIVPURI- GWALIOR -BHIND NL, (NCR)                                                   | RAILWAYS | NCR                    | 04/1986                         | 03/1994                                           | 01/2014                                           |                         158.77 |                            608.02 |                                           583.67 |               282.96 | 238                       |
|  474 | DHOLPUR-SIRMUTTRA WITH EXTENSION TO GANGAPURCITY AND MOHARI-TANTPUR & TANPUR-BANSI PAHARPUR          | RAILWAYS | NCR                    | 04/2010                         | 02/2019                                           | 02/2019                                           |                         622.41 |                           2030.5  |                                             1.6  |               226.23 | 0                         |
|  475 | GWALIOR-SEOPURKALA WITH EXTENSION TO KOTA (GC)                                                       | RAILWAYS | NCR                    | 04/2011                         | 02/2020                                           | 02/2020                                           |                        1176.09 |                           3845.6  |                                             1.92 |               226.98 | 0                         |
|  476 | LALITPUR-SATNA-REWA-SINGRULI NL, (NCR)                                                               | RAILWAYS | NCR                    | 09/1998                         | 05/2008                                           | N.A.                                              |                         925    |                           1630.97 |                                           488.13 |                76.32 | N.A.                      |
|  477 | NEW BG LINE FROM JAGBANI TO BIRATNAGAR                                                               | RAILWAYS | NEFR                   | 04/2010                         | N.A.                                              | 03/2016                                           |                         241.52 |                            241.52 |                                           148.33 |                 0    | N.A.                      |
|  478 | RANGIA-MURKONGSELEK, (GC) ALONG WITH LINKED FINGERS NEFR                                             | RAILWAYS | NEFR                   | 01/2004                         | N.A.                                              | 03/2015                                           |                         915.7  |                           2232.5  |                                          2664.89 |               143.8  | N.A.                      |
|  479 | NEW BG LINE FROM DUDHNOI- MENDIPATAR                                                                 | RAILWAYS | NEFR                   | 04/1999                         | N.A.                                              | 03/2014                                           |                         175.43 |                            175.43 |                                           220.68 |                 0    | N.A.                      |
|  480 | NEW MAYNAGURI TO JOGIGHOPA VIA CHANGRABANDHA (NL),NEFR                                               | RAILWAYS | NEFR                   | 04/2000                         | 12/2008                                           | 03/2018                                           |                         733    |                           1655.81 |                                          1552.32 |               125.89 | 111                       |
|  481 | ALUABARI ROAD SILIGURI JUNCTION VIA GALGALIA, NEFR                                                   | RAILWAYS | NEFR                   | 12/2006                         | 03/2011                                           | 03/2011                                           |                         170    |                            485    |                                           417.49 |               185.29 | 0                         |
|  482 | NEW BONGAIGAON-RANGIA- KAMAKGHYA DOUBLING                                                            | RAILWAYS | NEFR                   | 04/2013                         | N.A.                                              | N.A.                                              |                        1798    |                           1798    |                                             0    |                 0    | N.A.                      |
|  483 | NEW BG LINE FROM BALURGHAT TO HILLY NFR                                                              | RAILWAYS | NEFR                   | 04/2010                         | N.A.                                              | N.A.                                              |                         242.22 |                            242.22 |                                            39.67 |                 0    | N.A.                      |
|  484 | MURKONGSELEK-PASIGHAT NL                                                                             | RAILWAYS | NEFR                   | 04/2011                         | N.A.                                              | N.A.                                              |                         165.82 |                            165.82 |                                            38.65 |                 0    | N.A.                      |
|  485 | NEW JALPAIGURI-SILIGURI-NEW BONGAIGAON INCLUDING BR. LINE AND MM FOR CHALSA-NAXAL& RAJABHATKHOWA-JAI | RAILWAYS | NEFR                   | 04/1999                         | N.A.                                              | N.A.                                              |                         523.17 |                           1327.78 |                                           947.86 |               153.8  | N.A.                      |
|  486 | KAPTANGANJ-THAWE-SIWAN- CHHAPRA GC (NER)                                                             | RAILWAYS | NER                    | 04/1999                         | N.A.                                              | 03/2014                                           |                         323.4  |                            744.71 |                                           521.04 |               130.28 | N.A.                      |
|  487 | HATHUA-BHATNI (N L) (NER)                                                                            | RAILWAYS | NER                    | 04/2005                         | N.A.                                              | 03/2014                                           |                         230.03 |                            230.03 |                                           151.26 |                 0    | N.A.                      |
|  488 | CHHITAUNI TAMKUHI ROAD KUSHINAGAR GOPALGANJ UP                                                       | RAILWAYS | NER                    | 03/2007                         | N.A.                                              | N.A.                                              |                         243.78 |                            243.78 |                                            27.13 |                 0    | N.A.                      |
|  489 | CHHAPRA-BALLIA UP                                                                                    | RAILWAYS | NER                    | 03/2013                         | N.A.                                              | N.A.                                              |                         295    |                            494.92 |                                             0.32 |                67.77 | N.A.                      |
|  490 | JALANDHAR-PATHANKOT-JAMMU- TAWI (LD),NR                                                              | RAILWAYS | NR                     | 03/2002                         | 06/2007                                           | 06/2007                                           |                         409    |                            847.75 |                                           837.7  |               107.27 | 0                         |

|   SN | PROJECT                                                      | SECTOR                      | IMPLEME NTING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 27   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   REPORTED CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN ^ (%) | TIME OVERRUN $ (MONTHS)   |
|------|--------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|---------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|----------------------|---------------------------|
|  491 | DELHI-SOHNA-NUH-FIROZPUR-JHIRKA- ALWAR                       | RAILWAYS                    | NR                     | 04/2013                         | N.A.                                              | N.A.                                              |                        1239    |                           1239    |                                             0    |                 0    | N.A.                      |
|  492 | DEOBAND (MUZAFFARNAGAR)- ROORKEE NL                          | RAILWAYS                    | NR                     | 04/2007                         | N.A.                                              | N.A.                                              |                         336.91 |                            336.91 |                                           142.83 |                 0    | N.A.                      |
|  493 | AMBALA CANTT-DHAPPER PH-1 WITH NEW MM OF DHAPPER-CHANDIGARH  | RAILWAYS                    | NR                     | 04/2010                         | N.A.                                              | N.A.                                              |                         338.54 |                            338.54 |                                           104.65 |                 0    | N.A.                      |
|  494 | JAKHAL-MANSA DOUBLING ON SPR SECTION                         | RAILWAYS                    | NR                     | 04/2008                         | N.A.                                              | N.A.                                              |                         165.65 |                            165.65 |                                           141.36 |                 0    | N.A.                      |
|  495 | YAMUNANAGAR-CHANDIGARH VIA SADHAURA NARAYANGARH              | RAILWAYS                    | NR                     | 04/2013                         | N.A.                                              | N.A.                                              |                         876    |                            876    |                                             0    |                 0    | N.A.                      |
|  496 | CHANDIGARH-BADDI NL                                          | RAILWAYS                    | NR                     | 04/2007                         | N.A.                                              | N.A.                                              |                         328.14 |                            328.14 |                                             0.18 |                 0    | N.A.                      |
|  497 | NANGALDAM-TALWARA(NL),NR                                     | RAILWAYS                    | NR                     | 03/1981                         | 07/2012                                           | N.A.                                              |                          37.68 |                           1036.78 |                                           383.89 |              2651.54 | N.A.                      |
|  498 | RATLAM-DUNGARPUR VIA BANSWARA (NL)                           | RAILWAYS                    | NWR                    | 04/2012                         | N.A.                                              | N.A.                                              |                        2082.75 |                           2082.75 |                                            21.64 |                 0    | N.A.                      |
|  499 | MUNEERABAD- MAHABOOBNAGAR(NL),SCR                            | RAILWAYS                    | SCR                    | 04/1997                         | N.A.                                              | 03/2014                                           |                         218.24 |                            645    |                                           225.04 |               195.55 | N.A.                      |
|  500 | GADWAL - RAICHUR (NL), SCR                                   | RAILWAYS                    | SCR                    | 04/1998                         | 02/2011                                           | 03/2013                                           |                          92.63 |                            270    |                                           293.11 |               191.48 | 25                        |
|  501 | GONDIA-JABALPUR(GC),(SECR)                                   | RAILWAYS                    | SECR                   | 02/1997                         | 03/1998                                           | N.A.                                              |                         386.3  |                           1038    |                                           590.26 |               168.7  | N.A.                      |
|  502 | MM FROM BURAMARA-CHAKULIA                                    | RAILWAYS                    | SER                    | 04/2008                         | 01/1999                                           | N.A.                                              |                         466.48 |                            466.48 |                                             0.25 |                 0    | N.A.                      |
|  503 | QUILON-TIRUNELVELI-TENKASI- VIRUDHUNAGAR(SR)(GC)             | RAILWAYS                    | SR                     | 03/1998                         | N.A.                                              | 03/2013                                           |                         280    |                           1122    |                                           834.61 |               300.71 | N.A.                      |
|  504 | CALICUT-MANGALORE (DL) (SR)                                  | RAILWAYS                    | SR                     | 02/1996                         | N.A.                                              | 02/2012                                           |                         240    |                            579.37 |                                           599.4  |               141.4  | N.A.                      |
|  505 | CHENNAI-CUDDALORE VIA MAMALLAPURAM                           | RAILWAYS                    | SR                     | 04/2008                         | N.A.                                              | N.A.                                              |                         523.52 |                           1200    |                                             2.03 |               129.22 | N.A.                      |
|  506 | VILLUPURAM-DINDIGUL WITH ELECTRIFICATION                     | RAILWAYS                    | SR                     | 04/2008                         | N.A.                                              | N.A.                                              |                         822.39 |                           1280.83 |                                             0.84 |                55.74 | N.A.                      |
|  507 | KURUPPANTHARA-CHINGAVANAM                                    | RAILWAYS                    | SR                     | 04/2007                         | N.A.                                              | N.A.                                              |                         270.14 |                            346.15 |                                            14.61 |                28.14 | N.A.                      |
|  508 | MADURAI-TUTICORIN VIA ARUPPUKKOTTAI                          | RAILWAYS                    | SR                     | 04/2011                         | N.A.                                              | N.A.                                              |                         601.43 |                            800    |                                             0.48 |                33.02 | N.A.                      |
|  509 | DIGHA-JALESWAR INCLUDING MM FOR DIGHA-EGRA                   | RAILWAYS                    | SWR                    | 04/2010                         | N.A.                                              | N.A.                                              |                         553.63 |                            651.17 |                                             7.08 |                17.62 | N.A.                      |
|  510 | SRINIVASA-PURA-MADANAPALLI NL                                | RAILWAYS                    | SWR                    | 04/2013                         | N.A.                                              | N.A.                                              |                         296    |                            296    |                                             0    |                 0    | N.A.                      |
|  511 | RAYADURGA-TUMKUR NL                                          | RAILWAYS                    | SWR                    | 04/2007                         | N.A.                                              | N.A.                                              |                         970.34 |                            970.34 |                                           266.76 |                 0    | N.A.                      |
|  512 | VIRAMGAM-BHILDI(WR),GC                                       | RAILWAYS                    | WR                     | 04/1990                         | N.A.                                              | N.A.                                              |                         155.66 |                            548.01 |                                           200.15 |               252.06 | N.A.                      |
|  513 | CHOTTAUDEPUR-DHAR(NL)                                        | RAILWAYS                    | WR                     | 04/2007                         | N.A.                                              | N.A.                                              |                        1347.26 |                           1347.26 |                                           145.75 |                 0    | N.A.                      |
|  514 | DAHOD-INDORE VIA SARDARPUR, JHABUA AND DHAR (NL)             | RAILWAYS                    | WR                     | 04/2007                         | N.A.                                              | N.A.                                              |                        1640.04 |                           1640.04 |                                           160.91 |                 0    | N.A.                      |
|  515 | VARANASI-AURANGABAD KM.786 TO KM.978.40                      | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 09/2011                         | 03/2014                                           | 03/2014                                           |                        2848    |                           2848    |                                           993.84 |                 0    | 0                         |
|  516 | 2-LANING OF KRISHNAGIRI- TINDIVANAM (APPROVED LENHTH 170 KM) | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2012                         | 04/2014                                           | 04/2014                                           |                         624    |                            624    |                                           424.1  |                 0    | 0                         |

|   SN | PROJECT                                                       | SECTOR                      | IMPLEME NTING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 28   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   REPORTED CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN ^ (%) | TIME OVERRUN $ (MONTHS)   |
|------|---------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|---------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|----------------------|---------------------------|
|  517 | SIX LANING OF CHANDIKHOL- JAGATPUR-BHUBANESWAR                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2011                         | 06/2014                                           | 06/2014                                           |                        1047    |                           1047    |                                           234.03 |                 0    | 0                         |
|  518 | PANVEL-INDAPUR                                                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2011                         | 06/2014                                           | 06/2014                                           |                         942.69 |                            942.69 |                                           264.53 |                 0    | 0                         |
|  519 | 4 LANING OF NAGPUR-BETUL                                      | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2011                         | 08/2014                                           | 08/2014                                           |                        2498.76 |                           2498.76 |                                          2425.1  |                 0    | 0                         |
|  520 | DELHI AGRA APPROVED LENGTH 180.0 KM                           | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 10/2012                         | 04/2015                                           | 04/2015                                           |                        1928.22 |                           1928.22 |                                           428.98 |                 0    | 0                         |
|  521 | RANCHI-RARGA-JAMSETHPUR                                       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2012                         | 06/2015                                           | 06/2015                                           |                        1479    |                           1479    |                                           285.46 |                 0    | 0                         |
|  522 | FOUR LANING OF ORISSA CHATTISHGARH BORDER                     | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2013                         | 08/2015                                           | 08/2015                                           |                        1232    |                           1232    |                                           252.6  |                 0    | 0                         |
|  523 | GWALIOR-JHANSI, NH-75                                         | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 12/2009                                           | N.A.                                              |                         604    |                            604    |                                           495.4  |                 0    | N.A.                      |
|  524 | DHOLPUR - MORENA SECTION (INCLUDING CHAMBOL BRIDGE) NH-3      | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 09/2010                                           | N.A.                                              |                         232.45 |                            232.45 |                                           308.97 |                 0    | N.A.                      |
|  525 | MUZAFFARNAGAR-HARIDWAR                                        | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 09/2011                         | 03/2013                                           | N.A.                                              |                         754    |                            754    |                                           517    |                 0    | N.A.                      |
|  526 | 4-LANING OF FARAKA-RAIGANJ                                    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2011                         | 08/2013                                           | N.A.                                              |                        1078.84 |                           1078.84 |                                          1469.16 |                 0    | N.A.                      |
|  527 | 4-LANING OF BRAHAMPORE-FARAKA                                 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2011                         | 08/2013                                           | N.A.                                              |                         998.79 |                            998.79 |                                          1486.08 |                 0    | N.A.                      |
|  528 | 4-LANING OF RAIGANJ-DALKOLA                                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2011                         | 08/2013                                           | N.A.                                              |                         580.43 |                            580.43 |                                           305.67 |                 0    | N.A.                      |
|  529 | ACQUISITION OF ONE (1) NOS. OF 3500 TEU CELLULAR CONTAINER    | SHIPPING AND PORTS          | SHIPP.                 | 07/2011                         | 01/2013                                           | 06/2013                                           |                         220.49 |                            220.49 |                                            98.31 |                 0    | 5                         |
|  530 | ACQUISITION OF SIX (6) NOS. OF ANCHOR HANDLING TUG CUM SUPPLY | SHIPPING AND PORTS          | SHIPP.                 | 01/2012                         | 03/2014                                           | 08/2014                                           |                         511.87 |                            511.87 |                                           106.72 |                 0    | 5                         |
|  531 | AUGMENTATION OF IRON ORE STORAGE IN RMHP                      | STEEL                       | RINL                   | 07/2007                         | 09/2009                                           | 07/2014                                           |                         480    |                            450    |                                           309.45 |                -6.25 | 58                        |
|  532 | ERP IMPLEMENTATION IN BSNL ON TURNKEY BASIS                   | TELECOMMUNICAT IONS         | BSNL                   | 10/2009                         | 10/2010                                           | 03/2014                                           |                         384    |                            384    |                                            29.45 |                 0    | 41                        |

| SN   | PROJECT                                                                                    | SECTOR              | IMPLEME NTING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 29   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | REPORTED CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN ^ (%)   | TIME OVERRUN $ (MONTHS)   |
|------|--------------------------------------------------------------------------------------------|---------------------|------------------------|---------------------------------|---------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|----------------------|---------------------------|
| 533  | SUPPLY INSTALLATION TESTING AND COMMISSIONING OF RURAL WIMAX NETWORK PHASE-II              | TELECOMMUNICAT IONS | BSNL                   | 07/2010                         | 05/2011                                           | 05/2014                                           | 1148.19                        | 964.37                            | 249.32                                           | -16.01               | 36                        |
| 534  | IMPLEMENTATION OF FTTH, THE STATE OF THE ART ACCESS NETWORK.PROCUREMENT OF GPON EQUIPMANT  | TELECOMMUNICAT IONS | BSNL                   | 12/2007                         | 03/2010                                           | N.A.                                              | 952.88                         | 952.88                            | 0.00                                             | 0.00                 | N.A.                      |
| 535  | IMPLEMENTATION OF FTTH, THE STATE OF THE ART ACCESS NETWORK,PROCUREMENT OF GEPON EQUIPMENT | TELECOMMUNICAT IONS | BSNL                   | 12/2007                         | 03/2010                                           | N.A.                                              | 152.65                         | 152.65                            | 0.00                                             | 0.00                 | N.A.                      |
|      | NAGALAND                                                                                   |                     |                        |                                 |                                                   |                                                   |                                |                                   |                                                  |                      |                           |
| 536  | NEW LINE FROM DIMAPUR TO ZUBZA(KOHIMA) NATIONAL PROJECT (NEFR)                             | RAILWAYS            | NEFR                   | 04/2006                         | 03/2015                                           | 03/2017                                           | 850.00                         | 850.00                            | 9.24                                             | 0.00                 | 24                        |
| 537  | DIMAPUR-TIZIT NL                                                                           | RAILWAYS            | NEFR                   | 04/2013                         | N.A.                                              | N.A.                                              | 4274.00                        | 4274.00                           | 0.00                                             | 0.00                 | N.A.                      |
|      | ODISHA                                                                                     |                     |                        |                                 |                                                   |                                                   |                                |                                   |                                                  |                      |                           |
| 538  | KULDA OCP (MAHANADI COALFIELDS LTD)                                                        | COAL                | MCL                    | 01/2005                         | 03/2010                                           | 03/2017                                           | 302.96                         | 302.96                            | 118.59                                           | 0.00                 | 84                        |
| 539  | BALRAM OCP EXTENSION,MCL 8.00 MTY                                                          | COAL                | MCL                    | 12/2007                         | 03/2010                                           | 03/2016                                           | 172.08                         | 172.08                            | 131.62                                           | 0.00                 | 72                        |
| 540  | ANANTA OC EXPANSION PH-III (15.0 MTY)                                                      | COAL                | MCL                    | 08/2008                         | 03/2012                                           | 03/2016                                           | 207.28                         | 207.28                            | 126.88                                           | 0.00                 | 48                        |
| 541  | KANIHA OCP, MCL, (10.0 MTY)                                                                | COAL                | MCL                    | 12/2007                         | 03/2013                                           | 03/2015                                           | 457.77                         | 457.77                            | 116.72                                           | 0.00                 | 24                        |
| 542  | HINGULA OC-II EXP. PH-III (15 MTY)                                                         | COAL                | MCL                    | 11/2008                         | 03/2013                                           | 03/2015                                           | 479.63                         | 479.63                            | 120.15                                           | 0.00                 | 24                        |
| 543  | GOPAL PRASAD OCP (15MTY)                                                                   | COAL                | MCL                    | 02/2008                         | 03/2015                                           | 03/2015                                           | 395.87                         | 395.87                            | 75.42                                            | 0.00                 | 0                         |
| 544  | TALABIRA OCP                                                                               | COAL                | MCL                    | 03/2008                         | 03/2016                                           | 03/2016                                           | 447.72                         | 447.72                            | 50.46                                            | 0.00                 | 0                         |
| 545  | BHUBANESWARI OCP, MCL (20.0 MTY)                                                           | COAL                | MCL                    | 12/2007                         | 03/2017                                           | 03/2017                                           | 490.00                         | 490.10                            | 160.06                                           | 0.02                 | 0                         |
| 546  | PARADIP REFINERY PROJECT                                                                   | PETROLEUM           | IOCL                   | 02/2009                         | 11/2012                                           | 12/2014                                           | 29777.00                       | 32710.00                          | 25230.00                                         | 9.85                 | 25                        |
| 547  | MARKETING TERMINAL AT PARADEEP                                                             | PETROLEUM           | IOCL                   | 07/2009                         | 06/2014                                           | 06/2014                                           | 199.75                         | 199.75                            | 133.42                                           | 0.00                 | 0                         |
| 548  | TRANSMISSION SYSTEM FOR PHASE-I GEN PROJECT IN ORISSA - PART-A                             | POWER               | PGCIL                  | 09/2010                         | 03/2013                                           | 03/2014                                           | 2074.86                        | 2074.86                           | 0.00                                             | 0.00                 | 12                        |
| 549  | TRANSMISSION SYSTEM FOR PHASE-I GENERATION PROJECTS IN ORISSA- PART B                      | POWER               | PGCIL                  | 12/2010                         | 12/2013                                           | 03/2014                                           | 2743.19                        | 2743.19                           | 0.00                                             | 0.00                 | 3                         |
| 550  | KHURDA ROAD-BOLANGIR(NL)ECOR                                                               | RAILWAYS            | ECOR                   | 04/1994                         | N.A.                                              | 12/2014                                           | 355.38                         | 1995.25                           | 295.81                                           | 461.44               | N.A.                      |
| 551  | TALCHER-BIMALAGARH(NL)(ECOR)                                                               | RAILWAYS            | ECOR                   | 04/2005                         | N.A.                                              | N.A.                                              | 726.96                         | 810.78                            | 133.24                                           | 11.53                | N.A.                      |
| 552  | RAJATGARH-BARANG(LD),ECOR                                                                  | RAILWAYS            | RVNL                   | 04/1999                         | 02/2009                                           | 08/2014                                           | 166.16                         | 288.00                            | 0.00                                             | 73.33                | 66                        |
| 553  | KHURDA ROAD - BARANG 3RD LINE (DL) (ECOR)                                                  | RAILWAYS            | RVNL                   | 04/2000                         | 03/2009                                           | 08/2014                                           | 133.41                         | 276.00                            | 0.00                                             | 106.88               | 65                        |
| 554  | SUKINDA ROAD - ANGUL (NL)(ECOR)                                                            | RAILWAYS            | RVNL                   | 04/1998                         | 02/2015                                           | 02/2015                                           | 183.23                         | 818.29                            | 111.78                                           | 346.59               | 0                         |
| 555  | HARIDASPUR-PARADEEP(NL)                                                                    | RAILWAYS            | RVNL                   | 04/1996                         | N.A.                                              | N.A.                                              | 301.64                         | 1185.64                           | 0.00                                             | 293.06               | N.A.                      |

| SN   | PROJECT                                                                                 | SECTOR                      | IMPLEME NTING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 30   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | REPORTED CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN ^ (%)   | TIME OVERRUN $ (MONTHS)   |
|------|-----------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|---------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|----------------------|---------------------------|
| 556  | CHAMPAJHARAN-BIMALGARH DOUBLING EXTENSION                                               | RAILWAYS                    | SER                    | 04/2010                         | 03/2015                                           | 12/2015                                           | 149.90                         | 177.38                            | 54.89                                            | 18.33                | 9                         |
| 557  | NIROLI-ROXY-RAJAMUNDA                                                                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 07/2011                         | 01/2014                                           | 01/2014                                           | 586.00                         | 586.00                            | 237.60                                           | 0.00                 | 0                         |
| 558  | SAMBALPUR-BARGARH- CHHATISGARH/ORISSA BORDER                                            | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 11/2011                         | 05/2014                                           | 05/2014                                           | 909.00                         | 909.00                            | 959.15                                           | 0.00                 | 0                         |
| 559  | PANIKHOLI-RIMOLI                                                                        | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2012                         | 09/2014                                           | 09/2014                                           | 1410.00                        | 1410.00                           | 158.91                                           | 0.00                 | 0                         |
| 560  | BHUBANESWAR TO PURI                                                                     | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2011                         | 08/2013                                           | N.A.                                              | 500.29                         | 500.29                            | 579.27                                           | 0.00                 | N.A.                      |
| 561  | DEEPENING OF CHANNEL AT PARADIP PORT                                                    | SHIPPING AND PORTS          | PORT TRUST             | 12/2005                         | N.A.                                              | 12/2010                                           | 154.84                         | 253.36                            | 221.58                                           | 63.63                | N.A.                      |
| 562  | ENHANCEMENT OF PRODUCTION CAPACITY AT BOLANI IRON ORE MINES                             | STEEL                       | SAIL                   | 11/2011                         | 11/2013                                           | 06/2015                                           | 254.55                         | 254.55                            | 104.16                                           | 0.00                 | 19                        |
| 563  | EXPANSION OF ROURKELA STEEL PLANT                                                       | STEEL                       | SAIL                   | 08/2010                         | 03/2013                                           | 09/2014                                           | 11812.00                       | 11812.00                          | 10870.17                                         | 0.00                 | 18                        |
| 564  | INSTALLATION OF ADDITIONAL HEAT TREATMENT FACILITIES IN SPP AT RSP                      | STEEL                       | SAIL                   | 10/2012                         | 09/2014                                           | 09/2014                                           | 160.48                         | 160.48                            | 18.86                                            | 0.00                 | 0                         |
| 565  | REBUILDING OF COKE OVEN BATTERY- 3 AT RSP, ROURKELA, ODDISHA                            | STEEL                       | SAIL                   | 06/2012                         | 12/2014                                           | 12/2014                                           | 237.09                         | 254.90                            | 31.93                                            | 7.51                 | 0                         |
|      | PUNJAB                                                                                  |                             |                        |                                 |                                                   |                                                   |                                |                                   |                                                  |                      |                           |
| 566  | MANSA-BHATINDA PH-1 INCLUDING MM FOR RAMA MANDI(RAMAN)-MAUR MANDI VIA TALWANDI SABOO NL | RAILWAYS                    | NR                     | 04/2009                         | N.A.                                              | N.A.                                              | 396.04                         | 396.04                            | 88.77                                            | 0.00                 | N.A.                      |
| 567  | QADIAN-BEAS                                                                             | RAILWAYS                    | NR                     | 04/2011                         | N.A.                                              | N.A.                                              | 205.22                         | 205.22                            | 1.54                                             | 0.00                 | N.A.                      |
| 568  | AMRITSAR-PATHANKOT                                                                      | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 05/2010                         | 11/2012                                           | N.A.                                              | 705.00                         | 705.00                            | 2182.60                                          | 0.00                 | N.A.                      |
| 569  | GSM EQUIPMENT OF 390K LINES(2G) AND 130K LINES(3G) PH-5.1 PUNJAB                        | TELECOMMUNICAT IONS         | BSNL                   | 02/2008                         | 12/2008                                           | 12/2012                                           | 373.94                         | 373.94                            | 227.58                                           | 0.00                 | 48                        |
|      | RAJASTHAN                                                                               |                             |                        |                                 |                                                   |                                                   |                                |                                   |                                                  |                      |                           |
| 570  | RAJASTHAN ATOMIC POWER PROJECT -7 AND 8 (2X700 MW)                                      | ATOMIC ENERGY               | NPCIL                  | 10/2009                         | 12/2016                                           | 03/2017                                           | 12320.00                       | 12320.00                          | 0.00                                             | 0.00                 | 3                         |
| 571  | KOTA JOBNER PIPELINE PROJECT                                                            | PETROLEUM                   | BPCL                   | 04/2011                         | 03/2015                                           | 03/2015                                           | 276.26                         | 276.26                            | 135.34                                           | 0.00                 | 0                         |
| 572  | 102 MWWIND POWER PROJECT                                                                | PETROLEUM                   | ONGC                   | 07/2010                         | 06/2012                                           | 07/2014                                           | 1106.00                        | 678.02                            | 77.45                                            | -38.70               | 25                        |
| 573  | DAUSA-GANGAPUR CITY(NL),NWR                                                             | RAILWAYS                    | NWR                    | 02/1997                         | N.A.                                              | 03/2014                                           | 151.84                         | 410.08                            | 242.95                                           | 170.07               | N.A.                      |

|   SN | PROJECT                                                                | SECTOR                      | IMPLEME NTING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 31   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   REPORTED CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN ^ (%) | TIME OVERRUN $ (MONTHS)   |
|------|------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|---------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|----------------------|---------------------------|
|  574 | JAIPUR - RINGUS - CHURU AND SIKAR LOHARU GUAGE CONVERSION (NWR)        | - RAILWAYS                  | NWR                    | 04/2008                         | 03/2014                                           | 03/2014                                           |                         653.19 |                            653.47 |                                           277.38 |                 0.04 | 0                         |
|  575 | SURATPURA - HANUMANGARH - SRIGANGANAGAR GUAGE CONVERSION (NWR)         | RAILWAYS                    | NWR                    | 04/2008                         | 03/2014                                           | 03/2014                                           |                         516.23 |                            516.23 |                                           478.66 |                 0    | 0                         |
|  576 | HIMMATNAGAR - UDAIPUR GAUGE CANVESSION (NWR)                           | RAILWAYS                    | NWR                    | 04/2008                         | 03/2015                                           | 03/2015                                           |                         829.74 |                            829.74 |                                            53.05 |                 0    | 0                         |
|  577 | BANGURGRAM-GURIYA PATCH DOUBLING                                       | RAILWAYS                    | NWR                    | 04/2012                         | N.A.                                              | N.A.                                              |                         246.08 |                            246.08 |                                             1.28 |                 0    | N.A.                      |
|  578 | THIYAT HAMIRA-SANU                                                     | RAILWAYS                    | NWR                    | 04/2013                         | N.A.                                              | N.A.                                              |                         236.93 |                            236.93 |                                             0.03 |                 0    | N.A.                      |
|  579 | AJMER-KOTA (NASIRABAD-JAUNDRI)                                         | RAILWAYS                    | NWR                    | 04/2013                         | N.A.                                              | N.A.                                              |                         822    |                            822    |                                             0    |                 0    | N.A.                      |
|  580 | PUSHKAR-MERTA                                                          | RAILWAYS                    | NWR                    | 04/2013                         | N.A.                                              | N.A.                                              |                         323    |                            323    |                                             0    |                 0    | N.A.                      |
|  581 | MAVLI JN.-BARI SADRI, MM OF AJMER- CHITTSURGARH-UDAIPUR                | RAILWAYS                    | NWR                    | 04/2013                         | N.A.                                              | N.A.                                              |                         456    |                            965.16 |                                           558    |               111.66 | N.A.                      |
|  582 | RATANGARH-SARDARSAHAR (MM OF SADULPUR-BIKANER AND RATANGARH-DEGANA GC) | RAILWAYS                    | NWR                    | 04/2010                         | N.A.                                              | N.A.                                              |                         739.65 |                            872.22 |                                           787.83 |                17.92 | N.A.                      |
|  583 | GURIYA-MARWAR AND KARJODA- PALANPUR                                    | RAILWAYS                    | NWR                    | 04/2011                         | N.A.                                              | N.A.                                              |                         239.73 |                            206.22 |                                             8.17 |               -13.98 | N.A.                      |
|  584 | AJMER-BANGURGRAM                                                       | RAILWAYS                    | NWR                    | 04/2011                         | N.A.                                              | N.A.                                              |                         213.39 |                            218.39 |                                            19.44 |                 2.34 | N.A.                      |
|  585 | RANI-MARWAR JN. PATCH DOUBLING                                         | RAILWAYS                    | NWR                    | 04/2012                         | N.A.                                              | N.A.                                              |                         288.97 |                            288.97 |                                             0    |                 0    | N.A.                      |
|  586 | ALWAR-BANDIKUI DOUBLING                                                | RAILWAYS                    | NWR                    | 04/2013                         | N.A.                                              | N.A.                                              |                         242.09 |                            242.09 |                                             0    |                 0    | N.A.                      |
|  587 | BEAWAR-PALI-PINDWARA                                                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2011                         | 06/2014                                           | 06/2014                                           |                        2388    |                           2388    |                                          1846.87 |                 0    | 0                         |
|  588 | REENGUS SIKAR                                                          | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2012                         | 09/2014                                           | 09/2014                                           |                         333.51 |                            333.51 |                                           260.16 |                 0    | 0                         |
|  589 | KOTA BYPASS,RJ-4, NH-76 (NHAI)                                         | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 10/2008                                           | N.A.                                              |                         275    |                            250.39 |                                           283.31 |                -8.95 | N.A.                      |
|  590 | CHAMBAL BRIDGE, NH-76 (RJ-5)                                           | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 02/2010                                           | N.A.                                              |                         275    |                            281.31 |                                           180.06 |                 2.29 | N.A.                      |
|  591 | KISHANGARH-AJMER-BEAWER                                                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 11/2009                         | 05/2012                                           | N.A.                                              |                         795    |                            795    |                                          1128.18 |                 0    | N.A.                      |
|  592 | JAIPUR-TONK-DEOLI                                                      | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 06/2010                         | 12/2012                                           | N.A.                                              |                         792.06 |                            792.06 |                                          1980.9  |                 0    | N.A.                      |

| SN   | PROJECT                                                                                              | SECTOR                      | IMPLEME NTING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 32   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | REPORTED CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN ^ (%)   | TIME OVERRUN $ (MONTHS)   |
|------|------------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|---------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|----------------------|---------------------------|
| 593  | JAIPUR-REENGUS                                                                                       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 08/2010                         | 02/2013                                           | N.A.                                              | 267.81                         | 267.81                            | 685.86                                           | 0.00                 | N.A.                      |
| 594  | DEOLI-KOTA                                                                                           | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 01/2011                         | 07/2013                                           | N.A.                                              | 593.00                         | 593.00                            | 685.53                                           | 0.00                 | N.A.                      |
|      | SIKKIM                                                                                               |                             |                        |                                 |                                                   |                                                   |                                |                                   |                                                  |                      |                           |
| 595  | C/O NEW AIRPORT AT PAKYONG(SIKKIM) AIRPORT                                                           | CIVIL AVIATION              | AAI                    | 01/2009                         | 01/2011                                           | 03/2015                                           | 309.46                         | 309.46                            | 269.55                                           | 0.00                 | 50                        |
| 596  | SEVOK RANGPO, NEFR                                                                                   | RAILWAYS                    | NEFR                   | 04/2008                         | 12/2015                                           | 03/2017                                           | 1339.48                        | 3380.58                           | 82.93                                            | 152.38               | 15                        |
|      | TAMIL NADU                                                                                           |                             |                        |                                 |                                                   |                                                   |                                |                                   |                                                  |                      |                           |
| 597  | PROTOTYPE FAST BREEDER REACTOR (BHAVINI, 500 MWE)                                                    | ATOMIC ENERGY               | BHAVNI                 | 09/2003                         | 09/2010                                           | 03/2015                                           | 3492.00                        | 5677.00                           | 0.00                                             | 62.57                | 54                        |
| 598  | KUDANKULAM APP (NPCIL)                                                                               | ATOMIC ENERGY               | NPCIL                  | 12/2001                         | 12/2008                                           | 12/2014                                           | 13171.00                       | 17270.00                          | 17198.00                                         | 31.12                | 72                        |
| 599  | D/O KAMARAJ DOMESTIC TER-PH-II AND EXP. ANNA INT. TER BLDG(K1)                                       | CIVIL AVIATION              | AAI                    | 08/2008                         | 01/2011                                           | 02/2012                                           | 1808.00                        | 2015.00                           | 1938.97                                          | 11.45                | 13                        |
| 600  | TPS-II EXPANSION (1470MW TO 1970MW) (NLC)                                                            | COAL                        | NLC                    | 10/2004                         | 06/2009                                           | 06/2014                                           | 2030.78                        | 3027.59                           | 2904.44                                          | 49.09                | 60                        |
| 601  | TUTICORIN THERMAL POWER PROJECT- 2X500MW                                                             | COAL                        | NLC                    | 05/2008                         | 03/2012                                           | 08/2014                                           | 4904.54                        | 6602.74                           | 5191.62                                          | 34.63                | 29                        |
| 602  | NEYVELI NEW THERMAL POWER PROJECT(2X500 MW)                                                          | COAL                        | NLC                    | 06/2011                         | 12/2015                                           | 04/2018                                           | 5907.11                        | 5907.11                           | 339.15                                           | 0.00                 | 28                        |
| 603  | MOUNDED BULLET PROJECT AT CPCL                                                                       | PETROLEUM                   | CPCL                   | 12/2012                         | 12/2014                                           | 12/2014                                           | 279.00                         | 279.00                            | 65.09                                            | 0.00                 | 0                         |
| 604  | ENNORE-TRICHY-MADURAI LPG PIPELINE                                                                   | PETROLEUM                   | IOCL                   | 05/2013                         | N.A.                                              | N.A.                                              | 711.00                         | 711.00                            | 2.29                                             | 0.00                 | N.A.                      |
| 605  | KUNADANKULAM APP TRANS SYSTEM (PGCIL)                                                                | POWER                       | PGCIL                  | 05/2005                         | 09/2008                                           | 03/2013                                           | 1779.29                        | 2159.07                           | 1875.67                                          | 21.34                | 54                        |
| 606  | COMMON SYSTEM ASSOCIATED WITH COASTAL ENERGEN PRIVATE LIMITED AND IND-BARATH POWER(MADRAS) LIMITED L | POWER                       | PGCIL                  | 09/2011                         | 09/2014                                           | 12/2014                                           | 1940.13                        | 1940.13                           | 1272.71                                          | 0.00                 | 3                         |
| 607  | COMMON TRANSMISSION SCHEME WITH ISSG PROJECTS IN NAGAPATTINAM/CUDDALOR OF TAMIL NADU - PART A1       | POWER                       | PGCIL                  | 01/2013                         | 10/2014                                           | 10/2014                                           | 182.80                         | 182.80                            | 10.71                                            | 0.00                 | 0                         |
| 608  | EXT. OF MRTS FROM VELACHERY TO STN. THOMAS, MTP                                                      | RAILWAYS                    | MRTP                   | 04/2006                         | 06/2013                                           | 03/2015                                           | 495.74                         | 495.74                            | 264.06                                           | 0.00                 | 21                        |
| 609  | CHENGALPATTU-VILLUPURAM DOUBLING WITH NEW MM FOR TAMBARAM-CHENGALPATTU 3RD LINE GC ALONWITH ELECTRIF | RAILWAYS                    | SR                     | 04/2007                         | N.A.                                              | 12/2014                                           | 247.00                         | 951.24                            | 540.50                                           | 285.12               | N.A.                      |
| 610  | DINDIGUL-POLLACHI-PALGHAT- POLLACHI AND COIMBATORE                                                   | RAILWAYS                    | SR                     | 09/2006                         | N.A.                                              | 12/2012                                           | 343.17                         | 914.98                            | 744.56                                           | 166.63               | N.A.                      |
| 611  | KARUR-SALEM(NL),SR                                                                                   | RAILWAYS                    | SR                     | 02/1997                         | N.A.                                              | 10/2012                                           | 155.55                         | 800.00                            | 773.42                                           | 414.30               | N.A.                      |

3

|   SN | PROJECT                                                                        | SECTOR                      | IMPLEME NTING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   REPORTED CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN ^ (%) | TIME OVERRUN $ (MONTHS)   |
|------|--------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|----------------------|---------------------------|
|  612 | TIRUCHIRAPPALI-NAGORE- KARAIKKAL(SR)(GC)                                       | RAILWAYS                    | SR                     | 09/1995                         | N.A.                                           | N.A.                                              |                         100    |                            900    |                                           566.35 |               800    | N.A.                      |
|  613 | MAYLADUTHURAI-THIRUVARUR- KARAIKUDI-THIRU 'PONDI'- AGASTIYAMPALLI              | RAILWAYS                    | SR                     | 09/2007                         | N.A.                                           | N.A.                                              |                         404.19 |                           1383.45 |                                           396.53 |               242.28 | N.A.                      |
|  614 | TINDIVANAM-GINGEE- TIRUVANNAMALAI (NL)                                         | RAILWAYS                    | SR                     | 09/2006                         | N.A.                                           | N.A.                                              |                         125    |                            420    |                                            60.46 |               236    | N.A.                      |
|  615 | TIDIVANAM-NAGARI (NL)                                                          | RAILWAYS                    | SR                     | 09/2006                         | N.A.                                           | N.A.                                              |                         456    |                            820    |                                           185.24 |                79.82 | N.A.                      |
|  616 | ATTIPPATTU-PUTTUR                                                              | RAILWAYS                    | SR                     | 04/2008                         | N.A.                                           | N.A.                                              |                         446.87 |                            528    |                                             2.95 |                18.16 | N.A.                      |
|  617 | SRIPERUMBUDUR-GUDUVANCHERY WITH SPUR TO IRUNGATTUKKOTTAI- AVADI-SRIPERUMBUDUR  | RAILWAYS                    | SR                     | 04/2013                         | N.A.                                           | N.A.                                              |                         839    |                            839    |                                             0.01 |                 0    | N.A.                      |
|  618 | CUDDALORE-SALEM VIA VRIDDHACHALAM GC                                           | RAILWAYS                    | SR                     | 04/1999                         | N.A.                                           | N.A.                                              |                         198.68 |                            556.64 |                                           266.66 |               180.17 | N.A.                      |
|  619 | CHENNAI BEACH-TAMBARAM- CHENGALPATTU SUBURBAN GC                               | RAILWAYS                    | SR                     | 04/1999                         | N.A.                                           | N.A.                                              |                         271.24 |                            520    |                                           461.3  |                91.71 | N.A.                      |
|  620 | ERODE-PALANI                                                                   | RAILWAYS                    | SR                     | 04/2008                         | N.A.                                           | N.A.                                              |                         288.57 |                            603.22 |                                             1.49 |               109.04 | N.A.                      |
|  621 | MADURAI-BODINAYAKKANUR                                                         | RAILWAYS                    | SR                     | 04/2008                         | N.A.                                           | N.A.                                              |                         164.41 |                            450    |                                            12.39 |               173.71 | N.A.                      |
|  622 | QUILON-TIRUNELVELI - TRICHENDUR, TENKASI                                       | RAILWAYS                    | SR                     | 04/1999                         | 01/1999                                        | N.A.                                              |                         460.94 |                           1030    |                                           800.9  |               123.46 | N.A.                      |
|  623 | SIX LANNING OF HOSUR- KRISHNAGRI NH-7 KM.33.130 TO KM.93.00                    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 06/2011                         | 12/2013                                        | 12/2013                                           |                         535    |                            535    |                                            52.18 |                 0    | 0                         |
|  624 | SIX LANNING OF KRISHNAGIRI- WALAJHAPET SECTION KM.0.00 TO KM.148.3 NH-46       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 09/2011                         | 12/2013                                        | 12/2013                                           |                        1250    |                           1250    |                                          1169.28 |                 0    | 0                         |
|  625 | WALAJAPET POONAMALEE KM 106.8 TO KM 13.8                                       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 06/2013                         | 11/2015                                        | 11/2015                                           |                        1287.95 |                           1287.95 |                                            52.18 |                 0    | 0                         |
|  626 | CHENNAI-TADA(SIX LANE)                                                         | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2009                         | 10/2011                                        | N.A.                                              |                         353.37 |                            353.37 |                                           446.24 |                 0    | N.A.                      |
|  627 | CHENGAPALLI TO COIMBATORE BYPASS KM-102.035-144.740 KM                         | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 09/2010                         | 03/2013                                        | N.A.                                              |                         852    |                            852    |                                           864.53 |                 0    | N.A.                      |
|  628 | TWO LANING OF TRICHY - KARAIKUDI AND TRYCHI BYPASS                             | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 05/2010                         | 05/2013                                        | N.A.                                              |                         374    |                            374    |                                           124.73 |                 0    | N.A.                      |
|  629 | DEVELOPMENT OF ADIQUATE ROAD CONNECTIVITY TO CHENNAI- ENNORE PORT CONNECTIVITY | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 06/2011                         | 06/2013                                        | N.A.                                              |                         600    |                            600    |                                           312.85 |                 0    | N.A.                      |
|  630 | 2 LANING OF DINDIGUL - PERIGULAM THENI- KUMILI                                 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 09/2011                         | 08/2013                                        | N.A.                                              |                         485    |                            485    |                                           333.05 |                 0    | N.A.                      |

3

| SN   | PROJECT                                                             | SECTOR                      | IMPLEME NTING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 34   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | REPORTED CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN ^ (%)   | TIME OVERRUN $ (MONTHS)   |
|------|---------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|---------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|----------------------|---------------------------|
| 631  | NEW 4 LANE ELEVATED ROAD FROM CHENNAI AIRPORT-MADURAVOYAL NH NO.4   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 09/2010                         | 09/2013                                           | N.A.                                              | 1655.00                        | 1655.00                           | 524.67                                           | 0.00                 | N.A.                      |
| 632  | TIRUPATI - TIRUTHANI - CHENNAI                                      | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2011                         | 10/2013                                           | N.A.                                              | 571.00                         | 571.00                            | 0.00                                             | 0.00                 | N.A.                      |
| 633  | ENNORE MANALI EXPRESS WAY,F/O SPECIAL PURPOSE VEHICLE (SPV)         | SHIPPING AND PORTS          | PORT TRUST             | 10/2002                         | 03/2006                                           | 06/2014                                           | 150.00                         | 600.00                            | 139.80                                           | 300.00               | 99                        |
| 634  | SETHUSAMUDRAM SHIP CHANNEL PROJECT                                  | SHIPPING AND PORTS          | PORT TRUST             | 06/2005                         | 10/2008                                           | N.A.                                              | 2427.40                        | 2427.40                           | 832.04                                           | 0.00                 | N.A.                      |
|      | TRIPURA                                                             |                             |                        |                                 |                                                   |                                                   |                                |                                   |                                                  |                      |                           |
| 635  | UP-GRADATION OF KONABAN GGS AND PIPELINE GRID PROJECT, TRIPURA      | PETROLEUM                   | ONGC                   | 07/2008                         | 08/2012                                           | 06/2014                                           | 288.04                         | 253.66                            | 210.07                                           | -11.94               | 22                        |
| 636  | TRIPURA GAS BASED POWER PROJECT                                     | POWER                       | NEEPCO                 | 07/2009                         | 07/2013                                           | 11/2014                                           | 421.01                         | 951.48                            | 745.55                                           | 126.00               | 16                        |
| 637  | AGARTALA GAS TURBINE PLANT COMBINED CYCLE EXTENSION PROJECT (51 MW) | POWER                       | NEEPCO                 | 07/2012                         | N.A.                                              | N.A.                                              | 296.87                         | 296.87                            | 173.77                                           | 0.00                 | N.A.                      |
| 638  | CONSTRUCTION OF NL FROM KUMARGHAT-AGARTALA                          | RAILWAYS                    | NEFR                   | 04/1999                         | 03/2007                                           | 03/2017                                           | 895.00                         | 1091.98                           | 955.94                                           | 22.01                | 120                       |
| 639  | AGARTALA SABROOM, NL, NEFR                                          | RAILWAYS                    | NEFR                   | 04/2008                         | 03/2014                                           | 03/2017                                           | 813.34                         | 1141.75                           | 545.80                                           | 40.38                | 36                        |
| 640  | AGARTALA-AKHAURA NL                                                 | RAILWAYS                    | NEFR                   | 04/2012                         | N.A.                                              | N.A.                                              | 252.00                         | 252.00                            | 0.00                                             | 0.00                 | N.A.                      |
|      | UTTAR PRADESH                                                       |                             |                        |                                 |                                                   |                                                   |                                |                                   |                                                  |                      |                           |
| 641  | KRISHNASHILA (NCL) (4MTY)                                           | COAL                        | NCL                    | 06/2011                         | 03/2013                                           | 03/2014                                           | 789.88                         | 741.62                            | 388.56                                           | -6.11                | 12                        |
| 642  | KHADIA EXPANSION OPENCAST PROJECT(4 TO 10 MTPA,6MTPA INCREMENTAL)   | COAL                        | NCL                    | 06/2011                         | 03/2018                                           | 03/2018                                           | 1131.28                        | 1131.28                           | 19.19                                            | 0.00                 | 0                         |
| 643  | RIHAND STTP STAGE-III (2X500MW)                                     | POWER                       | NTPC                   | 01/2009                         | 10/2012                                           | 10/2013                                           | 6230.81                        | 6230.81                           | 4544.00                                          | 0.00                 | 12                        |
| 644  | TEHRI PUMPED STORAGE PLANT(1000MW)                                  | POWER                       | THDCL                  | 07/2006                         | 07/2010                                           | 02/2017                                           | 1657.00                        | 2978.86                           | 692.39                                           | 79.77                | 79                        |
| 645  | ETAWAH-MAINPURI (NL),NCR                                            | RAILWAYS                    | NCR                    | 09/2001                         | 12/2008                                           | 09/2014                                           | 120.00                         | 245.39                            | 225.46                                           | 104.49               | 69                        |
| 646  | AGRA-ETAWAH VIA FATEHABAD AND BAH (NL) NCR                          | RAILWAYS                    | NCR                    | 04/1999                         | 12/2009                                           | 03/2014                                           | 108.00                         | 432.72                            | 399.71                                           | 300.67               | 51                        |
| 647  | KANPUR-KASGANJ- MATHURA(GC),NER                                     | RAILWAYS                    | NER                    | 03/1997                         | N.A.                                              | 03/2013                                           | 395.00                         | 1708.41                           | 1549.78                                          | 332.51               | N.A.                      |
| 648  | GONDA-GORAKHPUR LOOP WITH ANAND NAGAR-NAUTANWA GC (NER)             | RAILWAYS                    | NER                    | 03/2002                         | N.A.                                              | 03/2012                                           | 381.17                         | 863.23                            | 787.13                                           | 126.47               | N.A.                      |
| 649  | ANANDNAGAR GHUGHALI VIA MAHRAJGANJ UP                               | RAILWAYS                    | NER                    | 03/2013                         | N.A.                                              | N.A.                                              | 307.00                         | 307.00                            | 0.00                                             | 0.00                 | N.A.                      |
| 650  | BHOJIPUR TANAKPUR VIA PILIBHIT                                      | RAILWAYS                    | NER                    | 03/2008                         | N.A.                                              | N.A.                                              | 195.64                         | 195.64                            | 79.94                                            | 0.00                 | N.A.                      |
| 651  | AUNRIHAR MANDUADIH GAZIPUR VARANASI UP                              | RAILWAYS                    | NER                    | 03/2012                         | N.A.                                              | N.A.                                              | 160.89                         | 199.75                            | 45.46                                            | 24.15                | N.A.                      |

|   SN | PROJECT                                                        | SECTOR                      | IMPLEME NTING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 35   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   REPORTED CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN ^ (%) | TIME OVERRUN $ (MONTHS)   |
|------|----------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|---------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|----------------------|---------------------------|
|  652 | KAPILVASTU-BASTI VIA BANSI SIDHARTHNAGAR BASTI NAUGARH UP      | RAILWAYS                    | NER                    | 03/2013                         | N.A.                                              | N.A.                                              |                         643    |                            643    |                                             0    |                 0    | N.A.                      |
|  653 | UTRATIA-ZAFRABAD, NR (LINE DOUBLING)                           | RAILWAYS                    | NR                     | 04/2006                         | 03/2010                                           | 03/2017                                           |                         325    |                           1116.53 |                                           277.91 |               243.55 | 84                        |
|  654 | MEERUT-MUZAFARNAGAR PATCH DL                                   | RAILWAYS                    | NR                     | 04/2012                         | N.A.                                              | N.A.                                              |                         289.79 |                            377.44 |                                             0.33 |                30.25 | N.A.                      |
|  655 | FAIZABAD-LALGANJ VIA AKBARGANJ, MAHARAJGANJ AND RAEBARELI      | RAILWAYS                    | NR                     | 04/2013                         | N.A.                                              | N.A.                                              |                         654    |                            654    |                                             0    |                 0    | N.A.                      |
|  656 | UNCHAHAR-AMETHI                                                | RAILWAYS                    | NR                     | 04/2012                         | N.A.                                              | N.A.                                              |                         380    |                            380    |                                             1.1  |                 0    | N.A.                      |
|  657 | ELECTRIFICATION OF KHURJA- MEERUT-SAHARANPUR AND G'BAD- MEERUT | RAILWAYS                    | RE                     | 02/2008                         | 03/2012                                           | 03/2014                                           |                         171.1  |                            246.44 |                                           141.55 |                44.03 | 24                        |
|  658 | GHAZIABAD-ALIGARH NH-91                                        | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2011                         | 08/2013                                           | 06/2014                                           |                        1141    |                           1141    |                                          1319.54 |                 0    | 10                        |
|  659 | 2-LANING WITH PS RAIBAREILI TO ALLAHABAD                       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 07/2012                         | 01/2014                                           | 01/2014                                           |                         291.36 |                            291.36 |                                           119.17 |                 0    | 0                         |
|  660 | 2 LANING WITH PS KANPUR KABRAI                                 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 01/2013                         | 07/2014                                           | 07/2014                                           |                         373.47 |                            373.47 |                                            43.77 |                 0    | 0                         |
|  661 | 2 LANING WITH PS AGRA ALIGARH                                  | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 10/2012                         | 10/2014                                           | 10/2014                                           |                         250.5  |                            250.5  |                                           328.56 |                 0    | 0                         |
|  662 | ETAWAH CHAKERI                                                 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2013                         | 09/2015                                           | 09/2015                                           |                        1573    |                           1573    |                                            37.66 |                 0    | 0                         |
|  663 | AGRA-BYPASS(NS-1/UP-1), NH-2,3                                 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 09/2007                                           | N.A.                                              |                         348.16 |                            385.15 |                                           269.4  |                10.62 | N.A.                      |
|  664 | GANGA BRIDGE TO RAMDEVI CROSSING PH.II NH-25, KM.75-80.06      | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 09/2008                                           | N.A.                                              |                         155    |                            201.66 |                                           150.62 |                30.1  | N.A.                      |
|  665 | LUCKNOW-RAIBAREILI                                             | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 07/1999                         | 07/2012                                           | N.A.                                              |                         635.9  |                            635.9  |                                           459.85 |                 0    | N.A.                      |
|  666 | MURADABAD-BAREILY                                              | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2010                         | 06/2013                                           | N.A.                                              |                        1267    |                           1267    |                                          2122.23 |                 0    | N.A.                      |
|  667 | BAREILY-SITAPUR                                                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2011                         | 09/2013                                           | N.A.                                              |                        1046    |                           1046    |                                           366.4  |                 0    | N.A.                      |

| SN   | PROJECT                                                                                              | SECTOR                      | IMPLEME NTING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 36   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | REPORTED CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN ^ (%)   | TIME OVERRUN $ (MONTHS)   |
|------|------------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|---------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|----------------------|---------------------------|
| 668  | GSM EQUIPMENT OF 200000LINES (2G) UP(WEST)PHASE V.2 TELECOM CIRCLE                                   | TELECOMMUNICAT IONS         | BSNL                   | 10/2008                         | 10/2009                                           | N.A.                                              | 336.84                         | 336.84                            | 0.00                                             | 0.00                 | N.A.                      |
|      | UTTARAKHAND                                                                                          |                             |                        |                                 |                                                   |                                                   |                                |                                   |                                                  |                      |                           |
| 669  | TAPOVAN-VISHNUGAD HEP (4X130MW)                                                                      | POWER                       | NTPC                   | 11/2006                         | 03/2013                                           | 03/2017                                           | 2978.48                        | 3846.30                           | 2020.00                                          | 29.14                | 48                        |
| 670  | LATA-TAPOVAN HYDRO ELECTRIC POWER PROJECT 3X57MW                                                     | POWER                       | NTPC                   | 07/2012                         | 08/2017                                           | 08/2017                                           | 1527.00                        | 1527.00                           | 64.00                                            | 0.00                 | 0                         |
| 671  | VISHNUGAD PIPALKOTI HYDRO ELECTRIC PROJECT                                                           | POWER                       | THDCL                  | 08/2008                         | 07/2014                                           | 07/2018                                           | 2491.58                        | 3745.08                           | 479.33                                           | 50.31                | 48                        |
| 672  | HARIDWAR-LAKSAR                                                                                      | RAILWAYS                    | NR                     | 04/2012                         | N.A.                                              | N.A.                                              | 219.83                         | 329.97                            | 0.00                                             | 50.10                | N.A.                      |
| 673  | HARIDWAR-DEHRADUN (APPROVED LENGTH 69)                                                               | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 11/2011                         | 10/2013                                           | 03/2014                                           | 478.00                         | 478.00                            | 308.92                                           | 0.00                 | 5                         |
| 674  | GSM EQUIPMENT OF 283000 LINES (2G) AND 75000 LINES (3G) IN UTTRANCHAL                                | TELECOMMUNICAT IONS         | BSNL                   | 01/2009                         | 06/2009                                           | 06/2014                                           | 149.15                         | 158.72                            | 84.68                                            | 6.42                 | 60                        |
|      | WEST BENGAL                                                                                          |                             |                        |                                 |                                                   |                                                   |                                |                                   |                                                  |                      |                           |
| 675  | C/O INTEGRATED PASSENGER TER. BULD. NSCBI AIRPORT                                                    | CIVIL AVIATION              | AAI                    | 08/2008                         | 05/2011                                           | 03/2013                                           | 1942.51                        | 2593.13                           | 2537.92                                          | 33.49                | 22                        |
| 676  | JHANJRA R-VI SEAM PSLW                                                                               | COAL                        | ECL                    | 11/2006                         | 03/2011                                           | 03/2017                                           | 287.18                         | 287.17                            | 36.31                                            | 0.00                 | 72                        |
| 677  | TEESTA LOW DAM HEP, STAGE-IV (NHPC)                                                                  | POWER                       | NHPC                   | 09/2005                         | 09/2009                                           | 07/2015                                           | 1061.38                        | 1501.75                           | 1482.62                                          | 41.49                | 70                        |
| 678  | TRANSM SYSTEM FOR DEVELOPMENT OF POOLING STN. IN NR PART OF WEST BENGAL AND TRANSFER OF POWER FROM B | POWER                       | PGCIL                  | 04/2010                         | 01/2015                                           | 12/2015                                           | 4404.57                        | 4404.57                           | 464.43                                           | 0.00                 | 11                        |
| 679  | TARAKESWAR - BISHNUPUR NEW BG LINE (NL), ER                                                          | RAILWAYS                    | ER                     | 04/2000                         | N.A.                                              | 02/2012                                           | 157.96                         | 1188.91                           | 665.23                                           | 652.67               | N.A.                      |
| 680  | BANDEL-NAIHATI NEW RAIL BRIDGE IN REPLACEMENT OF JUBILEE BRIDGE NO.8 (ER)                            | RAILWAYS                    | ER                     | 04/1999                         | 12/2012                                           | 12/2014                                           | 207.52                         | 207.52                            | 191.41                                           | 0.00                 | 24                        |
| 681  | GHUTIASHARIF-CANNING (ER)                                                                            | RAILWAYS                    | ER                     | 04/2009                         | 12/2011                                           | 11/2013                                           | 189.97                         | 611.03                            | 136.27                                           | 221.65               | 23                        |
| 682  | BARDHAMAN-KATWA (GC)                                                                                 | RAILWAYS                    | ER                     | 04/2007                         | 12/2010                                           | 03/2011                                           | 245.15                         | 1106.62                           | 231.66                                           | 351.41               | 3                         |
| 683  | DAKSHIN-BARASAL- LAKSHMIKANTAPUR                                                                     | RAILWAYS                    | ER                     | 04/2009                         | 12/2011                                           | 02/2012                                           | 259.51                         | 533.38                            | 105.32                                           | 105.53               | 2                         |
| 684  | PANDABESWAR-CHINPAI DOUBLING (ER)                                                                    | RAILWAYS                    | ER                     | 04/2004                         | 12/2010                                           | 12/2010                                           | 225.68                         | 293.74                            | 139.49                                           | 30.16                | 0                         |
| 685  | BAZAR SAU -AZIMGANJ JN. DOUBLING                                                                     | RAILWAYS                    | ER                     | 04/2012                         | N.A.                                              | N.A.                                              | 255.64                         | 255.64                            | 0.00                                             | 0.00                 | N.A.                      |
| 686  | TOLLYGANJ-GARIA WITH EXTENSION TO DUM DUM-NOAPARA AND NOAPARA-NSCB AIRPORT(MTP)                      | RAILWAYS                    | MRTP                   | 03/2000                         | 12/2006                                           | 08/2010                                           | 907.69                         | 3176.10                           | 3485.95                                          | 249.91               | 44                        |

|   SN | PROJECT                                                                                          | SECTOR                      | IMPLEME NTING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 37   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   REPORTED CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN ^ (%) | TIME OVERRUN $ (MONTHS)   |
|------|--------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|---------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|----------------------|---------------------------|
|  687 | EAST WEST METRO CORRIDOR FROM HOWRAH MAIDAN TO SALT LAKE                                         | RAILWAYS                    | MRTP                   | 03/2013                         | 03/2016                                           | 03/2016                                           |                        4874.58 |                           4874.58 |                                             0    |                 0    | 0                         |
|  688 | CIRCULAR RAILWAY INCLUDING REMOUNT ROAD TO SANTOSHPUR                                            | RAILWAYS                    | MRTP                   | 04/2009                         | N.A.                                              | N.A.                                              |                         573.78 |                            573.78 |                                           166.84 |                 0    | N.A.                      |
|  689 | NEW COOCHBEHAR TO SAMUKTALA                                                                      | RAILWAYS                    | NEFR                   | 04/2011                         | N.A.                                              | 03/2017                                           |                         209.77 |                            209.77 |                                            34.24 |                 0    | N.A.                      |
|  690 | NEW COOCHBEHAR-GUMANIHAT PATCH DOUBLING PROJECT                                                  | RAILWAYS                    | NEFR                   | 04/2012                         | N.A.                                              | 03/2017                                           |                         283.55 |                            283.55 |                                             1.14 |                 0    | N.A.                      |
|  691 | NEW BG RLY LINE FROM EKLAKHI- BALURGHAT INCLUDING GAZOLE- ITAHAR(NL),NEFR                        | RAILWAYS                    | NEFR                   | 04/1983                         | N.A.                                              | 03/2015                                           |                          36.8  |                            703.17 |                                           252.52 |              1810.79 | N.A.                      |
|  692 | NEW BG LINE FROM KALIYAGANJ TO BUNIADPUR                                                         | RAILWAYS                    | NEFR                   | 04/2010                         | N.A.                                              | N.A.                                              |                         221.42 |                            222.21 |                                            21.89 |                 0.36 | N.A.                      |
|  693 | HOWRAH-AMTA-CHAMPADANGA NL (SER)                                                                 | RAILWAYS                    | RE                     | 04/1974                         | 03/2007                                           | 03/2015                                           |                          31.42 |                            445.4  |                                           179.36 |              1317.57 | 96                        |
|  694 | NEW WORK FOR CONSTRUCTION OF METRO RAILWAY FROM BARANAGAR TO BARRACKPORE AND DAKSHINESHWAR (MTP) | RAILWAYS                    | RVNL                   | 04/2010                         | 03/2014                                           | 03/2016                                           |                        2298.42 |                           2298.42 |                                            64.57 |                 0    | 24                        |
|  695 | NEW WORK FOR CONSTRUCTION OF METRO RAILWAY FROM NOAPARA- BARASAI VIA BIMANBANDER (MTP)           | RAILWAYS                    | RVNL                   | 04/2010                         | 03/2016                                           | 06/2016                                           |                        2397.72 |                           2397.72 |                                            78.35 |                 0    | 3                         |
|  696 | NEW WORK FOR CONSTRUCTION OF METRO RAILWAY FROM NSCB AIRPORT TO NEW GARIA VIA RAJARHAT (MTP)     | RAILWAYS                    | RVNL                   | 04/2010                         | 03/2016                                           | 03/2016                                           |                        3951.98 |                           3951.98 |                                           308.18 |                 0    | 0                         |
|  697 | NEW WORK FOR CONSTRUCTION OF METRO RAILWAY FROM JOKA TO BINOY BADAL DINESH BAGH.                 | RAILWAYS                    | RVNL                   | 04/2010                         | 03/2016                                           | 03/2016                                           |                        2619.02 |                           2913.51 |                                           398.86 |                11.24 | 0                         |
|  698 | BANKURA - DAMODAR (GC) (SER)                                                                     | RAILWAYS                    | SER                    | 03/1998                         | 03/2005                                           | 12/2016                                           |                         111.9  |                           1423.98 |                                           478.5  |              1172.55 | 141                       |
|  699 | TAMLUK DIGHA,LINE DOUBLING (SER)                                                                 | RAILWAYS                    | SER                    | 03/1984                         | 06/2005                                           | 06/2016                                           |                         293.97 |                           1074.45 |                                           457.52 |               265.5  | 132                       |
|  700 | TAMLUK-BASULYA-SUTAHATA DOUBLING                                                                 | RAILWAYS                    | SER                    | 04/2010                         | 06/2013                                           | 06/2014                                           |                         146.95 |                            171.02 |                                           141.84 |                16.38 | 12                        |
|  701 | BOWAICHANDI-ARAMBAGH                                                                             | RAILWAYS                    | SER                    | 04/2010                         | N.A.                                              | N.A.                                              |                         267.37 |                            267.37 |                                            34.01 |                 0    | N.A.                      |
|  702 | BHADUTOLA-JHARGRAM VIA LALGARH (NL)                                                              | RAILWAYS                    | SER                    | 04/2011                         | N.A.                                              | N.A.                                              |                         289.64 |                            289.64 |                                             0.09 |                 0    | N.A.                      |
|  703 | MM FROM PANSKURA-GHATAL NL                                                                       | RAILWAYS                    | SER                    | 04/2011                         | 01/1999                                           | N.A.                                              |                         276.69 |                            276.69 |                                             0    |                 0    | N.A.                      |
|  704 | KRISHNANAGAR-BERHAMPUR                                                                           | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2012                         | 07/2014                                           | 07/2014                                           |                         702.16 |                            702.16 |                                           651.04 |                 0    | 0                         |
|  705 | 6-LANING OF DHANKUNI-KHARAGPUR SECTION                                                           | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2012                         | 09/2014                                           | 09/2014                                           |                        1396.18 |                           1396.18 |                                          1383.05 |                 0    | 0                         |

|   SN | PROJECT                                                                | SECTOR                      | IMPLEME NTING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 38   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   REPORTED CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN ^ (%) | TIME OVERRUN $ (MONTHS)   |
|------|------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|---------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|----------------------|---------------------------|
|  706 | BARSAT-KRISHNANAGAR                                                    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 08/2012                         | 02/2015                                           | 02/2015                                           |                         867    |                            867    |                                           598.56 |                 0    | 0                         |
|  707 | SILIGURI TO ISLAMPUR (WB-7)                                            | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 07/2008                                           | N.A.                                              |                         225    |                            225    |                                           191.72 |                 0    | N.A.                      |
|  708 | EXPANSION OF IISCO STEEL PLANT                                         | STEEL                       | SAIL                   | 06/2008                         | 12/2011                                           | 06/2014                                           |                       14443    |                          16408    |                                         15787.9  |                13.61 | 30                        |
|  709 | EXPANSION OF DURGAPUR STEEL PLANT                                      | STEEL                       | SAIL                   | 08/2010                         | 12/2012                                           | 12/2014                                           |                        2875    |                           2875    |                                          2153.22 |                 0    | 24                        |
|  710 | REBUILDING OF BATTERY BLOCK 5A AND RE-CONSTRUCTION OF BATTERY BLOCK 5B | STEEL                       | SAIL                   | 11/2012                         | 06/2015                                           | 06/2015                                           |                         313.05 |                            339.35 |                                            83.98 |                 8.4  | 0                         |

3

9

## STATEMENT REFERRED TO IN REPLY TO PART (a) OF LOK SABHA STARRED QUESTION NO 1806  DUE FOR ANSWER ON  27.07.2016

## STATE-WISE DETAILS OF  CENTRAL SECTOR INFRASTRUCTURE  PROJECTS COSTING Rs. 150 CRORE AND ABOVE  (as on 01.04.2015)

| SN   | PROJECT                                                                                | SECTOR                      | IMPLEMENT ING AGENCY      | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPAT ED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)         | TIME OVERRUN$ (MONTHS)    |
|------|----------------------------------------------------------------------------------------|-----------------------------|---------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-----------------------------------------|---------------------------|---------------------------|
|      | ANDAMAN & NICOBAR ISLANDS                                                              | ANDAMAN & NICOBAR ISLANDS   | ANDAMAN & NICOBAR ISLANDS | ANDAMAN & NICOBAR ISLANDS       | ANDAMAN & NICOBAR ISLANDS                      | ANDAMAN & NICOBAR ISLANDS                         | ANDAMAN & NICOBAR ISLANDS      | ANDAMAN & NICOBAR ISLANDS          | ANDAMAN & NICOBAR ISLANDS               | ANDAMAN & NICOBAR ISLANDS | ANDAMAN & NICOBAR ISLANDS |
| 1    | CONSTRUCTION OF NEW INTEGRATED TERMINAL BUILDING AT VSI AIRPORT, PORTBLAIR             | CIVIL AVIATION              | AAI                       | 10/2013                         | N.A.                                           | 09/2018                                           | 314.61                         | 314.61                             | 17.83                                   | 0.00                      | N.A.                      |
|      | ANDHRA PRADESH                                                                         | ANDHRA PRADESH              | ANDHRA PRADESH            | ANDHRA PRADESH                  | ANDHRA PRADESH                                 | ANDHRA PRADESH                                    | ANDHRA PRADESH                 | ANDHRA PRADESH                     | ANDHRA PRADESH                          | ANDHRA PRADESH            | ANDHRA PRADESH            |
| 2    | CHINCHINNADA KAKINADA JUNCTION POINT PIPE LINE                                         | PETROLEUM                   | GAIL                      | 07/2014                         | 01/2017                                        | 01/2017                                           | 419.04                         | 419.04                             | 27.85                                   | 0.00                      | 0                         |
| 3    | STRATEGIC CRUDE OIL STORAGE PROJECT AT VIZAG                                           | PETROLEUM                   | ISPRL                     | 01/2006                         | 10/2011                                        | 10/2015                                           | 672.00                         | 1178.35                            | 1099.88                                 | 75.35                     | 48                        |
| 4    | TRANS. SYSTEM FOR CONNECTIVITY FOR NCC POWER PROJECTS LTD.                             | POWER                       | PGCIL                     | 08/2014                         | 02/2017                                        | 02/2017                                           | 188.75                         | 188.75                             | 0.00                                    | 0.00                      | 0                         |
| 5    | SUBSTATION WORKS ASSOCIATED WITH HYDERABAD (MAHESHWARAM) POOLING STATION               | POWER                       | PGCIL                     | 03/2015                         | 04/2018                                        | 04/2018                                           | 550.06                         | 550.06                             | 0.00                                    | 0.00                      | 0                         |
| 6    | COMMON SYSTEM ASSOCIATED WITH ISGS PROJECTS IN VEMAGIRI AREA OF ANDHRA PRADESH PART-A1 | POWER                       | PGCIL                     | 03/2012                         | 06/2014                                        | N.A.                                              | 206.44                         | 206.44                             | 43.97                                   | 0.00                      | N.A.                      |
| 7    | VIJAYWADA-GUDUGOLANU-BHIMAVARAM- NARSAPUR DL (221 KM)                                  | RAILWAYS                    | RVNL                      | 03/2012                         | N.A.                                           | N.A.                                              | 1503.71                        | 1503.71                            | 0.00                                    | 0.00                      | N.A.                      |
| 8    | OBULAVARIPALLE-KRISHNAPATNAM(RVNL)                                                     | RAILWAYS                    | RVNL                      | 07/2006                         | 03/2008                                        | N.A.                                              | 743.00                         | 1117.11                            | 465.19                                  | 50.35                     | N.A.                      |
| 9    | RAICHUR-GUNTAKAL(DL)(SCR)                                                              | RAILWAYS                    | RVNL                      | 04/2003                         | 12/2007                                        | N.A.                                              | 136.62                         | 289.93                             | 284.82                                  | 112.22                    | N.A.                      |
| 10   | NANDYAL-YERRAGUNTLA(NL),SCR                                                            | RAILWAYS                    | SCR                       | 03/1996                         | 02/2009                                        | 03/2015                                           | 155.74                         | 883.00                             | 755.50                                  | 466.97                    | 73                        |
| 11   | NADIKUDE-SRI KALAHASTI                                                                 | RAILWAYS                    | SCR                       | 04/2011                         | N.A.                                           | N.A.                                              | 1313.48                        | 1313.48                            | 5.13                                    | 0.00                      | N.A.                      |
| 12   | CUMBUM-PRODDATUR                                                                       | RAILWAYS                    | SCR                       | 04/2013                         | N.A.                                           | N.A.                                              | 829.00                         | 829.00                             | 0.00                                    | 0.00                      | N.A.                      |
| 13   | KOTLPALLI-NARASAPUR (NL) (SCR)                                                         | RAILWAYS                    | SCR                       | 12/2001                         | N.A.                                           | N.A.                                              | 330.00                         | 1047.00                            | 1.29                                    | 217.27                    | N.A.                      |
| 14   | GUDUR-DURGARAJAPATNAM                                                                  | RAILWAYS                    | SCR                       | 04/2011                         | N.A.                                           | N.A.                                              | 283.54                         | 283.54                             | 0.31                                    | 0.00                      | N.A.                      |
| 15   | CUDDAPAH-MYDUKUR-KURNOOL KM-167.750- 356.502 KM                                        | ROAD TRANSPORT AND HIGHWAYS | NHAI                      | 11/2010                         | 05/2013                                        | 12/2015                                           | 1585.00                        | 1585.00                            | 996.80                                  | 0.00                      | 31                        |
| 16   | CHILKALURIPET-VIJAYWADA 6 LANE (KM 355 TO KM 434.15)                                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                      | 05/2009                         | 10/2011                                        | 06/2015                                           | 572.30                         | 572.30                             | 886.90                                  | 0.00                      | 44                        |

3

9

## Annexure-II

| SN                | PROJECT                                                                                             | SECTOR                      | IMPLEMENT ING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPAT ED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|-------------------|-----------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-----------------------------------------|---------------------|--------------------------|
| 17                | VIJAYAWADA MACHILIPATNAM OF NH-9 ON BOT(TOOL) UNDER NHDP-III                                        | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 09/2013                         | N.A.                                           | N.A.                                              | 606.00                         | 606.00                             | 0.00                                    | 0.00                | N.A.                     |
| 18                | SIX LANNING OF NELLORE-CHILKALURIPET KM.1182.802 TO KM.1366.547                                     | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 11/2011                         | 05/2014                                        | N.A.                                              | 1535.00                        | 1535.00                            | 0.00                                    | 0.00                | N.A.                     |
| 19                | TIRUPATI - TIRUTHANI - CHENNAI                                                                      | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2011                         | 10/2013                                        | N.A.                                              | 571.00                         | 571.00                             | 0.00                                    | 0.00                | N.A.                     |
| 20                | 3RD CONVERTER AND 4TH CASTER                                                                        | STEEL                       | RINL                   | 07/2011                         | 07/2016                                        | 07/2016                                           | 974.76                         | 974.76                             | 69.15                                   | 0.00                | 0                        |
| 21                | TURBO BLOWER - 5                                                                                    | STEEL                       | RINL                   | 12/2009                         | 09/2016                                        | 09/2016                                           | 280.00                         | 280.00                             | 2.00                                    | 0.00                | 0                        |
| 22                | REVAMPING OF SINTER MACHINES - 1 AND 2                                                              | STEEL                       | RINL                   | 12/2009                         | 10/2016                                        | 10/2016                                           | 343.00                         | 488.40                             | 23.52                                   | 42.39               | 0                        |
| 23                | BLAST FURNACE-2 CATEGORY-1 CAPITAL REPAIRS                                                          | STEEL                       | RINL                   | 07/2011                         | 07/2015                                        | 03/2016                                           | 877.73                         | 877.73                             | 164.04                                  | 0.00                | 8                        |
| 24                | CAPTIVE POWER PLANT - 2                                                                             | STEEL                       | RINL                   | 02/2011                         | 09/2013                                        | 05/2015                                           | 677.00                         | 677.00                             | 509.41                                  | 0.00                | 20                       |
| 25                | SMS-1 CONVERTERS REVAMPING                                                                          | STEEL                       | RINL                   | 05/2012                         | 07/2015                                        | 03/2017                                           | 404.16                         | 404.16                             | 144.33                                  | 0.00                | 20                       |
| 26                | EXPANSION OF LIQUID STEEL CAPACITY FROM 3MT TO 6.3MT (RINL)                                         | STEEL                       | RINL                   | 10/2005                         | 10/2009                                        | 05/2015                                           | 8692.00                        | 12291.00                           | 11284.83                                | 41.41               | 67                       |
| 27                | CONSTRUCTION OF SOUTHERN REGIONAL CENTER FOR NSG AT IBRAHIMPATNAM HYDERABAD                         | URBAN DEVELOPMEN T          | CPWD                   | 06/2014                         | 03/2017                                        | 03/2017                                           | 157.84                         | 157.84                             | 2.31                                    | 0.00                | 0                        |
| 28                | REHABILITATION AND STRENGTHENING OF SEWEWRAGE SYSTEM IN OLD CITY AREA ON SOUTH OF MUSI(IN ZONE 2 IN | URBAN DEVELOPMEN T          | JnNURM                 | 08/2007                         | N.A.                                           | N.A.                                              | 246.90                         | 246.90                             | 177.77                                  | 0.00                | N.A.                     |
| ARUNACHAL PRADESH | ARUNACHAL PRADESH                                                                                   | ARUNACHAL PRADESH           | ARUNACHAL PRADESH      | ARUNACHAL PRADESH               | ARUNACHAL PRADESH                              | ARUNACHAL PRADESH                                 | ARUNACHAL PRADESH              | ARUNACHAL PRADESH                  | ARUNACHAL PRADESH                       | ARUNACHAL PRADESH   | ARUNACHAL PRADESH        |
| 29                | PARE HYDRO ELECTRIC PROJECT                                                                         | POWER                       | NEEPCO                 | 12/2008                         | 08/2013                                        | 03/2016                                           | 573.99                         | 1487.49                            | 994.41                                  | 159.15              | 31                       |
| 30                | KAMENG HYDROELECTRIC PROJECT (NEEPCO)                                                               | POWER                       | NEEPCO                 | 12/2004                         | 12/2009                                        | 03/2017                                           | 2496.90                        | 4676.34                            | 3824.04                                 | 87.29               | 87                       |
| 31                | SUBANSIRI LOWER H.E.P (8X250 MW) (NHPC)                                                             | POWER                       | NHPC                   | 09/2003                         | 09/2010                                        | N.A.                                              | 6285.33                        | 15300.00                           | 7576.36                                 | 143.42              | N.A.                     |
| ASSAM             | ASSAM                                                                                               | ASSAM                       | ASSAM                  | ASSAM                           | ASSAM                                          | ASSAM                                             | ASSAM                          | ASSAM                              | ASSAM                                   | ASSAM               | ASSAM                    |
| 32                | ASSAM GAS CRACKER PROJECT                                                                           | PETROCHEMI CALS             | BCPL                   | 04/2006                         | 04/2012                                        | 06/2015                                           | 5460.61                        | 9834.00                            | 8459.13                                 | 80.09               | 38                       |
| 33                | INSTALLATION OF DEMONSTRATION UNIT OF INDA DEPT AT GUWAHATI REFINERY                                | PETROLEUM                   | IOCL                   | 02/2014                         | 07/2016                                        | 07/2016                                           | 163.88                         | 163.88                             | 14.86                                   | 0.00                | 0                        |
| 34                | TWENTY NOS. FEEDER GAS LINES                                                                        | PETROLEUM                   | OIL                    | 03/2009                         | 12/2016                                        | 12/2016                                           | 228.64                         | 214.19                             | 122.59                                  | -6.32               | 0                        |

| SN   | PROJECT                                                                                | SECTOR                      | IMPLEMENT ING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPAT ED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|----------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-----------------------------------------|---------------------|--------------------------|
| 35   | UPGRADATION OF CRUDE OIL PUMP STATIONS OF NAHARKATIYA-BARAUNI CRUDE OIL TRUNK PIPELINE | PETROLEUM                   | OIL                    | 09/2012                         | 03/2015                                        | 02/2016                                           |                         871.35 |                            1200    |                                  180.26 |               37.72 | 11                       |
| 36   | ASSAM RENEWAL PROJECT FOR GROUP A                                                      | PETROLEUM                   | ONGC                   | 03/2009                         | 03/2013                                        | 03/2016                                           |                        2465.15 |                            2378.89 |                                 1768.09 |               -3.5  | 36                       |
| 37   | CONSTRUCTION OF ONE ETP AND THREE ETPS CUM WATER INJECTION PLANTS(WIP)                 | PETROLEUM                   | ONGC                   | 06/2010                         | 01/2014                                        | 11/2017                                           |                         202.94 |                             188.89 |                                    2    |               -6.92 | 46                       |
| 38   | BONGAIGAON THERMAL POWER PROJECT                                                       | POWER                       | NTPC                   | 01/2008                         | 09/2011                                        | 03/2017                                           |                        4375.35 |                            6749.18 |                                 5138    |               54.25 | 66                       |
| 39   | KATAKHAL TO BHAIRABI                                                                   | RAILWAYS                    | NFR                    | 04/1998                         | 12/2012                                        | 03/2016                                           |                         227.9  |                             331.4  |                                  182.22 |               45.41 | 39                       |
| 40 # | LUMDING-SILCHAR JIRIBAM, BADARPUR- BARAIGRAM KUMARGHAT NATIONAL PROJECT                | RAILWAYS                    | NFR                    | 04/1996                         | 03/2009                                        | 03/2016                                           |                        1676.31 |                            5500    |                                 4734.45 |              228.1  | 84                       |
| 41   | BPUTRA BRIDGE AT BOGIBIL AND LINK LINES,NEFR                                           | RAILWAYS                    | NFR                    | 09/1997                         | 04/2008                                        | 06/2017                                           |                        1500    |                            4996.19 |                                 3410.06 |              233.08 | 110                      |
| 42   | RANGIA-MURKONGSELEK, (GC) ALONG WITH LINKED FINGERS NEFR                               | RAILWAYS                    | NFR                    | 01/2004                         | N.A.                                           | 03/2015                                           |                         915.7  |                            3700    |                                 3198.3  |              304.06 | N.A.                     |
| 43   | NEW B.G. LINE FROM TETELIA TO BYRNIHAT (NATIONAL PROJECT), NEFR                        | RAILWAYS                    | NFR                    | 09/2006                         | N.A.                                           | 03/2017                                           |                         200    |                             496.24 |                                  213.72 |              148.12 | N.A.                     |
| 44   | AMBARI FALAKATA TO NEW MAYNAGURI                                                       | RAILWAYS                    | NFR                    | 04/2011                         | N.A.                                           | 03/2018                                           |                         312.12 |                             453.1  |                                  134.79 |               45.17 | N.A.                     |
| 45   | LUMDING-HOJAI PATCH DOUBLING PROJECT                                                   | RAILWAYS                    | NFR                    | 04/2012                         | N.A.                                           | 03/2019                                           |                         246.07 |                             364.06 |                                    0.3  |               47.95 | N.A.                     |
| 46   | BRAHMPUTRA BRIDGE,NH NO-31                                                             | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 04/2010                                        | 01/2016                                           |                         217.61 |                             309.56 |                                    0    |               42.25 | 69                       |
| 47   | NALBARI TO BIJNI (AS-6)                                                                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 06/2008                                        | 04/2015                                           |                         225    |                             225    |                                  276.7  |                0    | 82                       |
| 48   | GUWAHATI TO NALBARI (AS-5)                                                             | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 04/2008                                        | 03/2015                                           |                         198.16 |                             198.16 |                                  345.8  |                0    | 83                       |
| 49   | SONAPUR TO GUWAHTI (AS-3)                                                              | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 03/2008                                        | 03/2015                                           |                         245    |                             245    |                                    0    |                0    | 84                       |
| 50   | GUWHATI TO NALBARI (AS-4)                                                              | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 04/2008                                        | 04/2015                                           |                         175.96 |                             175.96 |                                    0    |                0    | 84                       |

|   SN | PROJECT                                                   | SECTOR                      | IMPLEMENT ING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPAT ED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|-----------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-----------------------------------------|---------------------|--------------------------|
|   51 | DHARAMTUL TO SONAPUR,KM 205-183 (AS- 20)                  | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 05/2008                                        | 06/2015                                           |                         160    |                             160    |                                     0   |                0    | 85                       |
|   52 | SILCHAR-UDARBAND (PH.II) HN-54, KM.309 TO KM.275          | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 09/2007                                        | 03/2015                                           |                         157.47 |                             154.57 |                                   268.5 |               -1.84 | 90                       |
|   53 | NALBARI T BIJNI (AS-7)                                    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 04/2008                                        | 12/2015                                           |                         208    |                             208    |                                   334.8 |                0    | 92                       |
|   54 | HARANGAJO TO MAIBANG, NH-54                               | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 07/2009                                        | N.A.                                              |                         196    |                             331.23 |                                     0   |               68.99 | N.A.                     |
|   55 | MAIBANG TO LUMDING (AS-27), KM.40.000 TO KM.60.500        | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 04/2009                                        | N.A.                                              |                         200    |                             200    |                                     0   |                0    | N.A.                     |
|   56 | MAIBANG TO LUMDING (AS-25), KM.83.400 TO KM.111.000       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 04/2009                                        | N.A.                                              |                         199.81 |                             385.13 |                                     0   |               92.75 | N.A.                     |
|   57 | HARANGAJO TO MAIBANG (AS-23), KM.126.450 TO KM.140.700    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 02/2009                                        | N.A.                                              |                         280    |                             361    |                                     0   |               28.93 | N.A.                     |
|   58 | MAIBANG TO LUMDING (AS-26), KM.60.500 TO KM.83.400, NH-54 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 11/2008                                        | N.A.                                              |                         167.64 |                             167.64 |                                     0   |                0    | N.A.                     |
|   59 | MAIBANG TO LUMDING (AS-24), KM.111.000 TO KM.126.450      | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 11/2008                                        | N.A.                                              |                         155.04 |                             280.13 |                                     0   |               80.68 | N.A.                     |
|   60 | NAGAON TO DHARAMTUL (AS-2)                                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 06/2008                                        | N.A.                                              |                         264.72 |                             264.72 |                                     0   |                0    | N.A.                     |

| SN   | PROJECT                                                     | SECTOR                      | IMPLEMENT ING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPAT ED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|------|-------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-----------------------------------------|---------------------|--------------------------|
| 61   | DHARAMTUL TO SONAPUR (AS-19)                                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 06/2008                                        | N.A.                                              | 200.00                         | 200.00                             | 0.00                                    | 0.00                | N.A.                     |
| 62   | BIJNI TO ASSAM WB BORDER (NH- 31.C)(1)(NHAI)                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 06/2008                                        | N.A.                                              | 195.00                         | 195.00                             | 0.00                                    | 0.00                | N.A.                     |
| 63   | BIJNI TO ASSAM /WB.BORDER (NH- 31.C)(NHAI)                  | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 06/2008                                        | N.A.                                              | 237.80                         | 237.80                             | 0.00                                    | 0.00                | N.A.                     |
| 64   | NALBARI TO BIJNI (AS-8)                                     | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 06/2008                                        | N.A.                                              | 200.00                         | 200.00                             | 281.60                                  | 0.00                | N.A.                     |
| 65   | HARANGAJO TO MAIBANG,KM 164.08-190.587 NH-54                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 09/2007                                        | N.A.                                              | 212.00                         | 212.00                             | 0.00                                    | 0.00                | N.A.                     |
| 66   | BIJNI TO ASSAM/WB BORDER PH.II, KM.30.00 TO 0.00, NH-31 C   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 06/2005                                        | N.A.                                              | 230.00                         | 230.00                             | 0.00                                    | 0.00                | N.A.                     |
| 67   | ASSAM TELECOM CIRCLE, PHASE-V.I, 2G & 3G                    | TELECOMMUN ICATIONS         | BSNL                   | 06/2007                         | 01/2009                                        | 03/2015                                           | 336.81                         | 336.81                             | 195.94                                  | 0.00                | 74                       |
|      | BIHAR                                                       | BIHAR                       | BIHAR                  | BIHAR                           | BIHAR                                          | BIHAR                                             | BIHAR                          | BIHAR                              | BIHAR                                   | BIHAR               | BIHAR                    |
| 68   | REPLACEMENT OF COKE CHAMBERS IN COKER A AT BARAUNI REFINERY | PETROLEUM                   | IOCL                   | 04/2013                         | 02/2016                                        | 02/2016                                           | 480.00                         | 480.00                             | 23.70                                   | 0.00                | 0                        |
| 69   | BARH STPP STAGE -II                                         | POWER                       | NTPC                   | 02/2008                         | 10/2013                                        | 03/2015                                           | 7341.04                        | 7341.04                            | 8594.00                                 | 0.00                | 17                       |
| 70   | BARH STPP(3X660MW) NTPC                                     | POWER                       | NTPC                   | 02/2005                         | 12/2009                                        | 03/2018                                           | 8692.97                        | 15095.67                           | 10750.00                                | 73.65               | 99                       |
| 71   | IMMEDIATE EVACUATION SYSTEM WITH BARH-II TPS                | POWER                       | PGCIL                  | 12/2011                         | 08/2014                                        | 04/2015                                           | 901.77                         | 1025.28                            | 867.80                                  | 13.70               | 8                        |
| 72   | CHHAPRA-MUZAFFARPUR (NL)                                    | RAILWAYS                    | ECOR                   | 04/2006                         | N.A.                                           | N.A.                                              | 285.07                         | 378.56                             | 111.69                                  | 32.80               | N.A.                     |
| 73   | SAKRI-HASANPUR ROAD (NL)                                    | RAILWAYS                    | ECOR                   | 04/1999                         | N.A.                                           | N.A.                                              | 175.69                         | 325.00                             | 252.75                                  | 84.98               | N.A.                     |
| 74   | BIHTA-AURANGABAD (NL)                                       | RAILWAYS                    | ECOR                   | 04/2008                         | N.A.                                           | N.A.                                              | 326.20                         | 326.20                             | 1.68                                    | 0.00                | N.A.                     |
| 75   | GAYA-DALTONGANJ VIA RAFIGANJ (NL)                           | RAILWAYS                    | ECOR                   | 04/2008                         | N.A.                                           | N.A.                                              | 445.25                         | 445.25                             | 1.14                                    | 0.00                | N.A.                     |
| 76 # | PATNA GANGA BRIDGE (NL), ECR                                | RAILWAYS                    | ECR                    | 04/2001                         | 10/2007                                        | 12/2015                                           | 624.47                         | 2921.00                            | 2339.60                                 | 367.76              | 98                       |
| 77   | RAIL-CUM-ROAD BRIDGE AT MUNGER (NL), ECR                    | RAILWAYS                    | ECR                    | 04/2002                         | 03/2009                                        | 12/2014                                           | 921.00                         | 2363.00                            | 1548.90                                 | 156.57              | N.A.                     |
| 78   | HAJIPUR-RAMDAYALUNAGAR DOUBLING                             | RAILWAYS                    | ECR                    | 04/2013                         | N.A.                                           | N.A.                                              | 213.01                         | 367.17                             | 13.04                                   | 72.37               | N.A.                     |

|   SN | PROJECT                                                                  | SECTOR                      | IMPLEMENT ING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPAT ED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) (%) |   COST OVERRUN^ | TIME OVERRUN$ (MONTHS)   |
|------|--------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|---------------------------------------------|-----------------|--------------------------|
|   79 | MUZAFFARPUR-DARBANGHA (NL)                                               | RAILWAYS                    | ECR                    | 04/2008                         | N.A.                                           | N.A.                                              |                         281.3  |                             281.3  |                                        0.58 |            0    | N.A.                     |
|   80 | ARARIA-SUPAUL (NL)                                                       | RAILWAYS                    | ECR                    | 04/2008                         | N.A.                                           | N.A.                                              |                         304.41 |                             304.41 |                                        0.19 |            0    | N.A.                     |
|   81 | DANIAWAN-BIHARSARIF (NL), ECR                                            | RAILWAYS                    | ECR                    | 04/2001                         | N.A.                                           | N.A.                                              |                         406.92 |                             406.92 |                                      155.87 |            0    | N.A.                     |
|   82 | NAWADA-LAXMIPUR (NL)                                                     | RAILWAYS                    | ECR                    | 04/2008                         | N.A.                                           | N.A.                                              |                         620.57 |                             620.57 |                                        0    |            0    | N.A.                     |
|   83 | DARBANGHA-KUSHESHWARSTHAN (NL)                                           | RAILWAYS                    | ECR                    | 04/2005                         | N.A.                                           | N.A.                                              |                         205    |                             205    |                                        5.2  |            0    | N.A.                     |
|   84 | MOTIHARI-SITAMARHI (NL)                                                  | RAILWAYS                    | ECR                    | 04/2006                         | N.A.                                           | N.A.                                              |                         211    |                             211    |                                        4.41 |            0    | N.A.                     |
|   85 | SITAMARHI-JAYNAGAR-NIRMALI VIA SURSAND (NL)                              | RAILWAYS                    | ECR                    | 04/2008                         | N.A.                                           | N.A.                                              |                         678.62 |                             678.62 |                                       17.17 |            0    | N.A.                     |
|   86 | MUZAFFARPUR-KATRA-ORAI-JANAKPUR ROAD (NL)                                | RAILWAYS                    | ECR                    | 04/2008                         | N.A.                                           | N.A.                                              |                         228.05 |                             228.05 |                                        0.05 |            0    | N.A.                     |
|   87 | KURSELA-BIHARIGANJ (NL)                                                  | RAILWAYS                    | ECR                    | 04/2008                         | N.A.                                           | N.A.                                              |                         192.56 |                             192.56 |                                        0.38 |            0    | N.A.                     |
|   88 | KHAGARIA-KUSHESHWAR ASTHAN (NL) (ECR)                                    | RAILWAYS                    | ECR                    | 04/1997                         | N.A.                                           | N.A.                                              |                         162.87 |                             162.87 |                                      146.82 |            0    | N.A.                     |
|   89 | HAJIPUR-SUGAULI VIA VAISHALI (NL), ECR                                   | RAILWAYS                    | ECR                    | 04/2003                         | N.A.                                           | N.A.                                              |                         528.65 |                             324.66 |                                      221.63 |          -38.59 | N.A.                     |
|   90 | SAKRI-NIRMALI AND JHANJHARPUR- LAUKAHABAZAR AND SAHARSA- FORBESGANJ (GC) | RAILWAYS                    | ECR                    | 04/2004                         | N.A.                                           | N.A.                                              |                         372.14 |                             355.81 |                                      306.39 |           -4.39 | N.A.                     |
|   91 | JAYNAGAR-BIJALPURA INCLUDING EXTENSION BIJALPURA-BARDIBAS(NEPAL) GC      | RAILWAYS                    | ECR                    | 04/2009                         | N.A.                                           | N.A.                                              |                         470    |                             470    |                                       19.44 |            0    | N.A.                     |
|   92 | MANSI-PURNIA (EXTENSION OF MANSI- SAHARSA) GAN ECR                       | RAILWAYS                    | ECR                    | 04/1996                         | 03/2012                                        | N.A.                                              |                         332.92 |                             477.88 |                                      488.87 |           43.54 | N.A.                     |
|   93 | JAYANAGAR-DARBHANGA-NARKATIA GANJ(GC),ECR                                | RAILWAYS                    | ECR                    | 04/1997                         | 03/2012                                        | N.A.                                              |                         501.69 |                            1043.56 |                                      802.58 |          108.01 | N.A.                     |
|   94 | KOSI BRIDGE (NL), ECR                                                    | RAILWAYS                    | ECR                    | 04/2002                         | 03/2012                                        | N.A.                                              |                         322.95 |                             341.41 |                                      325.92 |            5.72 | N.A.                     |
|   95 | MAHARAJGANJ-MASRAKH (NL) - NER                                           | RAILWAYS                    | NER                    | 04/2003                         | N.A.                                           | N.A.                                              |                         218.19 |                             343    |                                      216.17 |           57.2  | N.A.                     |
|   96 | KATIHAR - JOGBANI (GC)(NEFR)                                             | RAILWAYS                    | NFR                    | 09/2001                         | 12/2010                                        | 03/2018                                           |                         492.98 |                            1727.27 |                                      743.74 |          250.37 | 87                       |
|   97 | KISHANGANJ JALALGARH, NL, NEFR                                           | RAILWAYS                    | NFR                    | 04/2008                         | N.A.                                           | 03/2018                                           |                         282.92 |                             565.13 |                                        2.8  |           99.75 | N.A.                     |
|   98 | NEW B.G. LINE FROM ARARIA TO GALGALIA (THAKURGUNG), NEFR                 | RAILWAYS                    | NFR                    | 09/2006                         | N.A.                                           | 03/2019                                           |                         300    |                             827.73 |                                       53.52 |          175.91 | N.A.                     |
|   99 | ARA-BHABHUA ROAD (NL)                                                    | RAILWAYS                    | SER                    | 04/2008                         | N.A.                                           | N.A.                                              |                         490.8  |                             490.8  |                                        0.39 |            0    | N.A.                     |
|  100 | 2LANING WITH PS GOPALGANJ-CHAPPRA                                        | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2011                         | 05/2014                                        | 05/2014                                           |                         325    |                             325    |                                      171    |            0    | N.A.                     |
|  101 | 2-LANING WITH PAVED SHOULDER OF MUZAFFARPUR-BARAUNI                      | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 07/2012                         | 07/2014                                        | N.A.                                              |                         356.4  |                             356.4  |                                        0    |            0    | N.A.                     |

|   SN | PROJECT                                                      | SECTOR                      | IMPLEMENT ING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPAT ED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|--------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-----------------------------------------|---------------------|--------------------------|
|  102 | 2-LANNING WITH PS MOTIHARI-RAXAUL                            | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 10/2011                         | 04/2014                                        | N.A.                                              |                         375.09 |                             375.09 |                                     0   |                   0 | N.A.                     |
|  103 | PATNA-BAKTZARPUR KM.181.3 TO KM.231.95                       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 09/2011                         | 03/2014                                        | N.A.                                              |                         574    |                             574    |                                     0   |                   0 | N.A.                     |
|  104 | 2-LANNING WITH PS KHAGARIA-PURNEA                            | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 05/2011                         | 02/2014                                        | N.A.                                              |                         664    |                             664    |                                     0   |                   0 | N.A.                     |
|  105 | 2 LANING OF MUZAFFARPUR - SONBARSA                           | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 05/2011                         | 11/2013                                        | N.A.                                              |                         511.54 |                             511.54 |                                     0   |                   0 | N.A.                     |
|  106 | 2 LANNING OF MUZAFFARPUR - SONBARSA                          | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 05/2011                         | 11/2013                                        | N.A.                                              |                         511.54 |                             511.54 |                                     0   |                   0 | N.A.                     |
|  107 | 4-LANNING OF CHAPRA-HAJIPUR                                  | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 01/2011                         | 07/2013                                        | N.A.                                              |                         575    |                             575    |                                     0   |                   0 | N.A.                     |
|  108 | 2 LANNING OF MOKAMA-MUNGER                                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 05/2011                         | 05/2013                                        | N.A.                                              |                         351.54 |                             351.54 |                                     0   |                   0 | N.A.                     |
|  109 | PATNA-MUZZAFFARPUR                                           | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 08/2010                         | 02/2013                                        | N.A.                                              |                         671.3  |                             671.3  |                                     0   |                   0 | N.A.                     |
|  110 | DEEWAPUR TO UP/BIHAR BORDER (LMNHP- 9)-NH-28, KM.402-360.915 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 10/2008                                        | N.A.                                              |                         300    |                             300    |                                   176.8 |                   0 | N.A.                     |
|  111 | FORBESGANJ TO SIMRAHI (NH-57)(NHAI)                          | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 09/2008                                        | N.A.                                              |                         332.94 |                             332.94 |                                     0   |                   0 | N.A.                     |

|   SN | PROJECT                                                                                             | SECTOR             | IMPLEMENT ING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPAT ED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|------|-----------------------------------------------------------------------------------------------------|--------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-----------------------------------------|---------------------|--------------------------|
|  112 | RESIDENTIAL AND OTHER COMPLEXES FOR THE CAMPUS OF IIT PATNA AT BIHTA                                | URBAN DEVELOPMEN T | CPWD                   | 02/2012                         | 09/2014                                        | 09/2014                                           | 171.10                         | 171.10                             | 85.60                                   | 0.00                | N.A.                     |
|  113 | DEVELOPMENT OF STATE HIGHWAYS IN THE STATE OF BIHAR UNDER RSVY PATNA                                | URBAN DEVELOPMEN T | CPWD                   | 11/2006                         | 03/2010                                        | 10/2014                                           | 2727.89                        | 2727.89                            | 2637.11                                 | 0.00                | N.A.                     |
|  113 | CHANDIGARH                                                                                          | CHANDIGARH         | CHANDIGARH             | CHANDIGARH                      | CHANDIGARH                                     | CHANDIGARH                                        | CHANDIGARH                     | CHANDIGARH                         | CHANDIGARH                              | CHANDIGARH          | CHANDIGARH               |
|  114 | DEVELOPMENT OF CHANDIGARH INTERNATIONAL AIRPORT(MOHALI) PH - II                                     | CIVIL AVIATION     | AAI                    | 02/2011                         | 03/2015                                        | 04/2015                                           | 452.00                         | 452.00                             | 410.25                                  | 0.00                | 1                        |
|  114 | CHHATISGARH                                                                                         | CHHATISGARH        | CHHATISGARH            | CHHATISGARH                     | CHHATISGARH                                    | CHHATISGARH                                       | CHHATISGARH                    | CHHATISGARH                        | CHHATISGARH                             | CHHATISGARH         | CHHATISGARH              |
|  115 | BAROUD OC EXPANSION (RCE)- 3MTY                                                                     | COAL               | SECL                   | 04/2012                         | 03/2016                                        | 03/2016                                           | 258.56                         | 258.56                             | 74.44                                   | 0.00                | 0                        |
|  116 | AMLAI OC EXPANSION SECTOR B (1.50 MTY)                                                              | COAL               | SECL                   | 11/2009                         | 03/2016                                        | 03/2016                                           | 150.59                         | 198.59                             | 94.90                                   | 31.87               | 0                        |
|  117 | AMERA OC RCE                                                                                        | COAL               | SECL                   | 02/2015                         | 03/2018                                        | 03/2018                                           | 335.97                         | 335.97                             | 30.30                                   | 0.00                | 0                        |
|  118 | BIJARI OC RCE (1.50 MTY)                                                                            | COAL               | SECL                   | 05/2014                         | 03/2020                                        | 03/2020                                           | 164.49                         | 164.49                             | 22.10                                   | 0.00                | 0                        |
|  119 | CHHAL OC SEAM -III (6.00 MTY)                                                                       | COAL               | SECL                   | 12/2013                         | 03/2022                                        | 03/2022                                           | 610.63                         | 610.33                             | 0.00                                    | -0.05               | 0                        |
|  120 | KUSMUNDA EXPN.OCP(SECL)(15-50)MTY                                                                   | COAL               | SECL                   | 06/2008                         | 03/2023                                        | 03/2023                                           | 7612.33                        | 1188.31                            | 756.61                                  | -84.39              | 0                        |
|  121 | PELMA OCP(10.00MTY)                                                                                 | COAL               | SECL                   | 07/2008                         | 03/2023                                        | 03/2023                                           | 1624.59                        | 1624.59                            | 0.46                                    | 0.00                | 0                        |
|  122 | MANIKPUR OC EXPANSION (3.5 MTY)                                                                     | COAL               | SECL                   | 12/2009                         | 03/2014                                        | 03/2016                                           | 321.50                         | 321.50                             | 211.71                                  | 0.00                | 24                       |
|  123 | GEVRA EXPANSION OCP (SECL) (25-35) MTY                                                              | COAL               | SECL                   | 06/2010                         | 03/2014                                        | 03/2016                                           | 2675.67                        | 2675.67                            | 1648.31                                 | 0.00                | 24                       |
|  124 | DIPKA EXPANSION OCP (SECL) (20-25) MTY                                                              | COAL               | SECL                   | 12/2009                         | 03/2014                                        | 03/2016                                           | 1943.66                        | 1943.66                            | 1607.84                                 | 0.00                | 24                       |
|  125 | CHURCHA ROUG(1.35MTY)                                                                               | COAL               | SECL                   | 06/2008                         | 03/2014                                        | 03/2016                                           | 462.35                         | 462.35                             | 273.72                                  | 0.00                | 24                       |
|  126 | KARTALI (EAST) OCP (2.50 MTY)                                                                       | COAL               | SECL                   | 07/2008                         | 03/2014                                        | 03/2016                                           | 178.44                         | 178.44                             | 0.00                                    | 0.00                | 24                       |
|  127 | JAGANNATHPOR OC                                                                                     | COAL               | SECL                   | 09/2008                         | 03/2015                                        | 03/2017                                           | 152.43                         | 152.43                             | 21.55                                   | 0.00                | 24                       |
|  128 | MARKETING TOP AT KORBA                                                                              | PETROLEUM          | IOCL                   | 01/2011                         | 09/2016                                        | 12/2015                                           | 141.86                         | 232.00                             | 126.07                                  | 63.54               | -9                       |
|  129 | LARA SUPER THERMAL POWER PROJECT STAGE-I (2 X 800 MW)                                               | POWER              | NTPC                   | 12/2012                         | 06/2017                                        | 06/2017                                           | 11846.00                       | 11846.00                           | 3718.00                                 | 0.00                | 0                        |
|  130 | WR-NR HVDC INTERCONNECTOR FOR IPP PROJECTS IN CHHATTISGARH                                          | POWER              | PGCIL                  | 03/2012                         | 06/2015                                        | 12/2015                                           | 9569.76                        | 9569.76                            | 3874.59                                 | 0.00                | 6                        |
|  131 | SYSTEM STRENGTHENING IN NORTH/WEST PART OF WR FOR IPP PROJECTS IN CHATTISGARH                       | POWER              | PGCIL                  | 12/2011                         | 08/2014                                        | 05/2015                                           | 1746.65                        | 2228.71                            | 863.63                                  | 27.60               | 9                        |
|  132 | ESTABLISHMENT OF POOLING STATIONS AT CHAMPA AND RAIGARH FOR IPP GENERATION PROJECT IN CHHATTISGARH  | POWER              | PGCIL                  | 05/2011                         | 05/2014                                        | 03/2015                                           | 1961.87                        | 1961.87                            | 1653.45                                 | 0.00                | 10                       |
|  133 | TRANSMISSION SYSTEM STRENGTHENING IN WESTERN PART OF WR FOR IPPS GENERATION PROJECTS IN CHATTISGARH | POWER              | PGCIL                  | 11/2011                         | 07/2014                                        | 05/2015                                           | 2127.51                        | 2127.51                            | 2129.33                                 | 0.00                | 10                       |

| SN                         | PROJECT                                                                                           | SECTOR             | IMPLEMENT ING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPAT ED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|----------------------------|---------------------------------------------------------------------------------------------------|--------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-----------------------------------------|---------------------|--------------------------|
| 134                        | SYSTEM STRENTHENING IN RAIPUR- WARDHA CORRIDOR FOR IPP PROJECTS IN CHHATTISGARH                   | POWER              | PGCIL                  | 01/2012                         | 01/2015                                        | 12/2015                                           | 1422.85                        | 1422.85                            | 932.12                                  | 0.00                | 11                       |
| 135 # KIRANDUL - JAGDALPUR | DOUBLING                                                                                          | RAILWAYS           | ECOR                   | 12/2012                         | N.A.                                           | 03/2018                                           | 826.57                         | 1143.60                            | 189.12                                  | 38.35               | N.A.                     |
| 136                        | DALLI-RAJHARA - RAOGHAT(PART OF DALLI- RAJHARA-JAGDALPUR),NL,RVNL                                 | RAILWAYS           | RVNL                   | 04/1995                         | 12/2012                                        | N.A.                                              | 304.00                         | 968.60                             | 150.78                                  | 218.62              | N.A.                     |
| 137                        | SALKA ROAD -ANUPNAGAR LINE DOUBLING                                                               | RAILWAYS           | RVNL                   | 09/2006                         | 03/2010                                        | N.A.                                              | 324.90                         | 385.54                             | 233.44                                  | 18.66               | N.A.                     |
| 138                        | NMDC INTEGRATED STEEL PLANT                                                                       | STEEL              | NMDC                   | 01/2010                         | 05/2015                                        | 12/2016                                           | 15525.00                       | 15525.00                           | 6655.07                                 | 0.00                | 19                       |
| 139                        | BAILADILA IRON ORE PROJECT DEPOSIT- 11B (NMDC)                                                    | STEEL              | NMDC                   | 01/2007                         | 12/2011                                        | 03/2015                                           | 607.17                         | 607.17                             | 386.96                                  | 0.00                | 39                       |
| 140                        | DEVELOPMENT OF PERMANENT BARRACKS AT 21 LOCATIONS AT ROWGHAT DEPOSIT                              | STEEL              | SAIL                   | 04/2014                         | 04/2015                                        | 04/2015                                           | 188.93                         | 188.93                             | 16.95                                   | 0.00                | 0                        |
| 141                        | COLD REPAIR OF COKE OVEN BATTERY-9 AT BSP, BHILAI, CHATTISGARH                                    | STEEL              | SAIL                   | 07/2012                         | 08/2014                                        | 06/2015                                           | 332.65                         | 332.65                             | 172.77                                  | 0.00                | 10                       |
| 142                        | EXPANSION OF BHILAI STEEL PLANT                                                                   | STEEL              | SAIL                   | 08/2010                         | 03/2013                                        | 09/2015                                           | 17265.00                       | 17265.00                           | 14300.13                                | 0.00                | 30                       |
|                            | DELHI                                                                                             | DELHI              | DELHI                  | DELHI                           | DELHI                                          | DELHI                                             | DELHI                          | DELHI                              | DELHI                                   | DELHI               | DELHI                    |
| 143                        | CREATION OF 400/220 KV SUBSTATIONS IN NCT OF DELHI DURING 12TH PLAN PERIOD (PART-A)               | POWER              | PGCIL                  | 03/2015                         | 06/2017                                        | 06/2017                                           | 1394.52                        | 1394.52                            | 0.00                                    | 0.00                | 0                        |
| 144                        | GRADE SEPERATOR AT DAYABASTI                                                                      | RAILWAYS           | NR                     | 04/1999                         | N.A.                                           | N.A.                                              | 156.65                         | 156.65                             | 53.00                                   | 0.00                | N.A.                     |
| 145                        | ANAND VIHAR-TILAK BRIDGE 3RD AND 4TH LINE                                                         | RAILWAYS           | NR                     | 04/2012                         | N.A.                                           | N.A.                                              | 295.68                         | 295.68                             | 0.86                                    | 0.00                | N.A.                     |
| 146                        | ESTABLISHMENT OF CENTRAL ARMED POLICE FORCE INSTITUTE OF MEDICAL SCIENCES(CAPFIMS) AT NEW DELHI   | URBAN DEVELOPMEN T | CPWD                   | 10/2013                         | 07/2017                                        | 07/2017                                           | 1219.21                        | 1219.21                            | 0.00                                    | 0.00                | 0                        |
| 147                        | CONSTRUCTION OF HEAD OFFICE BUILDING OF PNB ON PLAT NO-4 SECTOR 10 DWARKA NEW DELHI               | URBAN DEVELOPMEN T | CPWD                   | 05/2012                         | 12/2014                                        | 04/2016                                           | 405.01                         | 405.01                             | 0.00                                    | 0.00                | 16                       |
| 148                        | CONSTRUCTION OF EXTENSION BUILDING TO PARLIAMENT HOUSE ANNEXE PARLIAMENT HOUSE COMPLEX NEW DELHI  | URBAN DEVELOPMEN T | CPWD                   | 05/2009                         | 05/2013                                        | 11/2015                                           | 261.85                         | 261.85                             | 131.77                                  | 0.00                | 30                       |
| 149                        | CONSTRUCTION OD ADDITIONAL COMPLEX FOR THE SUPREM COURT OF INDIA AT LAND ADJOINING PRAGATI MAIDAN | URBAN DEVELOPMEN T | CPWD                   | 07/2012                         | 08/2014                                        | 06/2017                                           | 884.30                         | 884.30                             | 103.45                                  | 0.00                | 34                       |
| 150                        | LECTURE THEATER AND LAB COMPLEX AT IIT HAUZKHAS NEW DELHI                                         | URBAN DEVELOPMEN T | CPWD                   | 01/2010                         | 07/2012                                        | 06/2014                                           | 162.90                         | 162.90                             | 112.06                                  | 0.00                | N.A.                     |
| 151                        | FARIDABAD EXTENSION                                                                               | URBAN DEVELOPMEN T | DMRCL                  | 09/2011                         | 09/2014                                        | 05/2015                                           | 2494.00                        | 2494.00                            | 1164.03                                 | 0.00                | 8                        |

| SN    | PROJECT                                                                                        | SECTOR             | IMPLEMENT ING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPAT ED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|-------|------------------------------------------------------------------------------------------------|--------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-----------------------------------------|---------------------|--------------------------|
| 152   | DELHI MRTS PHASE-III                                                                           | URBAN DEVELOPMEN T | DMRCL                  | 09/2011                         | 03/2016                                        | 12/2016                                           | 38585.00                       | 38585.00                           | 14321.39                                | 0.00                | 9                        |
| 153   | REDEVELOPMENT OF EAST KIDWAI NAGAR                                                             | URBAN DEVELOPMEN T | NBCC                   | 06/2012                         | 11/2019                                        | 11/2019                                           | 4264.00                        | 4264.00                            | 421.28                                  | 0.00                | 0                        |
| 153   | GOA                                                                                            |                    |                        |                                 |                                                |                                                   |                                |                                    |                                         |                     |                          |
| 154   | CONSTRUCTION OF NEW INTERNATIONAL TERMINAL BUILDING(GOA)                                       | CIVIL AVIATION     | AAI                    | 05/2010                         | 05/2012                                        | 03/2015                                           | 335.61                         | 388.53                             | 295.43                                  | 15.77               | 34                       |
| 154   | GUJARAT                                                                                        |                    |                        |                                 |                                                |                                                   |                                |                                    |                                         |                     |                          |
| 155   | KAKRAPAR ATOMIC POWER PROJECT - 3 AND 4                                                        | ATOMIC ENERGY      | NPCIL                  | 10/2009                         | 12/2015                                        | 10/2017                                           | 11459.00                       | 11459.00                           | 6297.00                                 | 0.00                | 22                       |
| 156   | REVERSE OSMOSIS PLANT FOR ETP AT GUJARAT REFINERY                                              | PETROLEUM          | IOCL                   | 12/2011                         | 02/2016                                        | 02/2016                                           | 160.00                         | 160.00                             | 2.32                                    | 0.00                | 0                        |
| 157   | PIPELINE REPLACEMENT PROJECT, AHMEDABAD                                                        | PETROLEUM          | ONGC                   | 09/2011                         | 07/2016                                        | 07/2016                                           | 202.25                         | 160.16                             | 39.42                                   | -20.81              | 0                        |
| 158   | MEHESANA REDEVELOPMENT PROJECT                                                                 | PETROLEUM          | ONGC                   | 11/2010                         | 04/2015                                        | 12/2017                                           | 3823.00                        | 3823.00                            | 1076.57                                 | 0.00                | 32                       |
| 159   | AHMEDABAD REDEVELOPMENT PROJECT                                                                | PETROLEUM          | ONGC                   | 11/2010                         | 12/2014                                        | 12/2017                                           | 1916.10                        | 1916.10                            | 1161.74                                 | 0.00                | 36                       |
| 160   | CONSTRUCTION OF 6 ETPS                                                                         | PETROLEUM          | ONGC                   | 03/2009                         | 09/2012                                        | 10/2015                                           | 317.64                         | 240.95                             | 111.38                                  | -24.14              | 37                       |
| 161   | ANKLESWAR REDEVELOPMENT                                                                        | PETROLEUM          | ONGC                   | 11/2010                         | 12/2014                                        | 12/2018                                           | 2189.63                        | 2189.63                            | 1035.48                                 | 0.00                | 48                       |
| 162   | TRANSMISSION SYSTEM ASSOCIATED WITH KAKRAPAR ATOMIC POWER PROJECT - 3 AND 4                    | POWER              | PGCIL                  | 02/2014                         | 10/2016                                        | 10/2016                                           | 378.71                         | 378.71                             | 34.00                                   | 0.00                | 0                        |
| 163   | TRANSMISSION SYSTEM FOR CONNECTIVITY OF ESSAR POWER GUJARAT LIMITED                            | POWER              | PGCIL                  | 12/2011                         | 02/2014                                        | 09/2015                                           | 552.44                         | 552.44                             | 468.60                                  | 0.00                | 19                       |
| 164   | VIRAMGAM-SURENDRANAGAR (DL)                                                                    | RAILWAYS           | WR                     | 04/2010                         | N.A.                                           | N.A.                                              | 279.40                         | 279.40                             | 249.02                                  | 0.00                | N.A.                     |
| 165   | VIRAMGAM-SAMAKHIALI (DL)                                                                       | RAILWAYS           | WR                     | 04/2011                         | N.A.                                           | N.A.                                              | 446.00                         | 685.17                             | 206.59                                  | 53.63               | N.A.                     |
| 166 # | PALANPUR-SAMAKHAYALI (DL)                                                                      | RAILWAYS           | WR                     | 04/2013                         | N.A.                                           | N.A.                                              | 1266.89                        | 1266.89                            | 0.00                                    | 0.00                | N.A.                     |
| 167   | RAJKOT-VERAVAL,WANSJALIA TO JATALSAR WITH NEW MM FOR SHAPUR- SARADIYA AND SOMNATH-KODINAR (GC) | RAILWAYS           | WR                     | 04/1994                         | N.A.                                           | N.A.                                              | 320.66                         | 913.48                             | 457.67                                  | 184.87              | N.A.                     |
| 168   | MIYAGAM-KARJAN-DABHOI-SAMLAYA (GC)                                                             | RAILWAYS           | WR                     | 04/2011                         | N.A.                                           | N.A.                                              | 439.88                         | 439.88                             | 0.78                                    | 0.00                | N.A.                     |
| 169   | DHASA-JETALSAR (GC)                                                                            | RAILWAYS           | WR                     | 04/2012                         | N.A.                                           | N.A.                                              | 376.59                         | 376.59                             | 4.58                                    | 0.00                | N.A.                     |
| 170   | AHMEDABAD-BOTAD (GC)                                                                           | RAILWAYS           | WR                     | 04/2012                         | N.A.                                           | N.A.                                              | 567.18                         | 567.18                             | 31.99                                   | 0.00                | N.A.                     |
| 171   | UDHNA-JALGAON WITH ELECTRIFICATION(DOUBLING) (WR)                                              | RAILWAYS           | WR                     | 04/2008                         | 03/2014                                        | N.A.                                              | 1389.62                        | 1389.62                            | 1055.80                                 | 0.00                | N.A.                     |
| 172   | AHMEDABAD-HIMMATNAGAR-UDAIPUR (WR)                                                             | RAILWAYS           | WR                     | 04/2008                         | 03/2013                                        | N.A.                                              | 394.14                         | 385.60                             | 83.50                                   | -2.17               | N.A.                     |

| SN   | PROJECT                                                                                              | SECTOR                      | IMPLEMENT ING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPAT ED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|------|------------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-----------------------------------------|---------------------|--------------------------|
| 173  | BHUJ-NALIYA(GC) WITH EXTENSION FROM NALIYA TO VAYOR (WR)                                             | RAILWAYS                    | WR                     | 04/2008                         | 03/2012                                        | N.A.                                              | 318.24                         | 321.62                             | 2.91                                    | 1.06                | N.A.                     |
| 174  | BHAVNAGAR-WORKSHOP FACILITIES FOR 50 BG COACHES POH PER MONTH (WR)                                   | RAILWAYS                    | WR                     | 04/2006                         | 03/2011                                        | N.A.                                              | 117.36                         | 196.95                             | 198.83                                  | 67.82               | N.A.                     |
| 175  | AHMEDABAD TO VADODARA SECTION                                                                        | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 01/2013                         | 12/2015                                        | 12/2015                                           | 2125.24                        | 2125.24                            | 0.00                                    | 0.00                | 0                        |
| 176  | 4 LANING OF JETPUR SOMNATH SECTION OF NH 8D LENGTH KM 127.6                                          | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2012                         | 09/2014                                        | N.A.                                              | 828.00                         | 828.00                             | 0.00                                    | 0.00                | N.A.                     |
| 177  | 4 LANNING OF GODHARA TO GUJARAT/MP BORDER                                                            | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2011                         | 08/2013                                        | N.A.                                              | 785.50                         | 785.50                             | 0.00                                    | 0.00                | N.A.                     |
| 178  | KANDLA - MUNDRA PORT                                                                                 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 01/2011                         | 07/2013                                        | N.A.                                              | 953.88                         | 953.88                             | 0.00                                    | 0.00                | N.A.                     |
| 179  | 4 LANNING OF AHMEDABAD TO GODHARA                                                                    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2010                         | 06/2013                                        | N.A.                                              | 1008.50                        | 1008.50                            | 0.00                                    | 0.00                | N.A.                     |
| 180  | SAMAIKHIALI - GANDHIDHAM                                                                             | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 09/2010                         | 03/2013                                        | N.A.                                              | 805.39                         | 805.39                             | 0.00                                    | 0.00                | N.A.                     |
| 181  | GUJARAT/MAHARASHTRA BORDERSURAT- HAZIRA PORT SECTION                                                 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2010                         | 09/2012                                        | N.A.                                              | 1509.10                        | 1509.10                            | 0.00                                    | 0.00                | N.A.                     |
| 182  | SETTING UP OF SINGLE POINT MOORING (SPM) AND ALLIED FACILITIES OFF VEERA IN GULF OF KUTCH ON BOT BAS | SHIPPING AND PORTS          | PORT TRUST             | 02/2011                         | 05/2013                                        | N.A.                                              | 830.00                         | 621.53                             | 0.00                                    | -25.12              | N.A.                     |
| 183  | MODIFICATION AND STRENGTHENING OF EXISTING BERTH NO. 1 TO 6                                          | SHIPPING AND PORTS          | PORT TRUST             | 06/2010                         | 03/2012                                        | N.A.                                              | 277.00                         | 277.00                             | 0.21                                    | 0.00                | N.A.                     |
|      | HARYANA                                                                                              | HARYANA                     | HARYANA                | HARYANA                         | HARYANA                                        | HARYANA                                           | HARYANA                        | HARYANA                            | HARYANA                                 | HARYANA             | HARYANA                  |
| 184  | JIND-SONEPAT (NL),NR                                                                                 | RAILWAYS                    | NR                     | 01/2004                         | 03/2012                                        | 12/2012                                           | 238.56                         | 740.00                             | 639.77                                  | 210.19              | N.A.                     |
| 185  | HISSAR-SIRSA VIA AGROHA AND FATEHABAD                                                                | RAILWAYS                    | NR                     | 04/2013                         | N.A.                                           | N.A.                                              | 400.00                         | 400.00                             | 0.00                                    | 0.00                | N.A.                     |

| SN    | PROJECT                                                           | SECTOR                      | IMPLEMENT ING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPAT ED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|-------|-------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-----------------------------------------|---------------------|--------------------------|
| 186   | ROHTAK-MEHAM HANSI                                                | RAILWAYS                    | NR                     | 04/2012                         | N.A.                                           | N.A.                                              | 287.00                         | 576.18                             | 3.40                                    | 100.76              | N.A.                     |
| 187   | 4-LANING OF ROHATAK JIND(LENGTH 45 KM)                            | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 10/2013                         | 10/2015                                        | 10/2015                                           | 283.25                         | 283.25                             | 0.00                                    | 0.00                | 0                        |
| 188   | PANIPAT-ROHTAK                                                    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2011                         | 10/2014                                        | 10/2014                                           | 807.00                         | 807.00                             | 1209.43                                 | 0.00                | N.A.                     |
| 189   | ROHTAK-BAWAL                                                      | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 05/2011                         | 11/2013                                        | N.A.                                              | 650.00                         | 650.00                             | 0.00                                    | 0.00                | N.A.                     |
| 190   | PANIPAT-JALANDHAR 6 LANE(KM 96 TO 387.1 KM)                       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 05/2009                         | 11/2011                                        | N.A.                                              | 1108.00                        | 2288.00                            | 0.00                                    | 106.50              | N.A.                     |
| 191   | DELHI/ HARYANA BORDER TO ROHTAK                                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2007                         | 05/2010                                        | N.A.                                              | 486.00                         | 486.00                             | 0.00                                    | 0.00                | N.A.                     |
|       | HIMACHAL PRADESH                                                  | HIMACHAL PRADESH            | HIMACHAL PRADESH       | HIMACHAL PRADESH                | HIMACHAL PRADESH                               | HIMACHAL PRADESH                                  | HIMACHAL PRADESH               | HIMACHAL PRADESH                   | HIMACHAL PRADESH                        | HIMACHAL PRADESH    | HIMACHAL PRADESH         |
| 192   | PARBATI HEP (4X200 MW) (NHPC) II                                  | POWER                       | NHPC                   | 09/2002                         | 09/2009                                        | 12/2018                                           | 3919.59                        | 7531.72                            | 4959.80                                 | 92.16               | 111                      |
| 193   | KOLDAM HEP (NTPC)                                                 | POWER                       | NTPC                   | 10/2002                         | 04/2009                                        | 06/2015                                           | 4527.15                        | 7220.00                            | 6544.00                                 | 59.48               | 74                       |
| 194   | BHANUPALI-BILASPUR BERI NL                                        | RAILWAYS                    | NR                     | 04/2008                         | N.A.                                           | N.A.                                              | 1046.88                        | 2966.99                            | 40.80                                   | 183.41              | N.A.                     |
| 195   | FOUR LANING OF KIRATPUR NEAR CHOUK SECTION (73.20 KM TO186.50 KM) | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 11/2013                         | 11/2016                                        | 11/2016                                           | 1916.79                        | 1916.79                            | 0.00                                    | 0.00                | 0                        |
| 196   | DIFFERENT BUILDINGS UNDER PHASE 1 NORTH FOR IIT MANDI AT KAMAND   | URBAN DEVELOPMEN T          | CPWD                   | 11/2012                         | 11/2014                                        | 10/2015                                           | 270.83                         | 270.83                             | 24.71                                   | 0.00                | 11                       |
|       | JAMMU AND KASHMIR                                                 | JAMMU AND KASHMIR           | JAMMU AND KASHMIR      | JAMMU AND KASHMIR               | JAMMU AND KASHMIR                              | JAMMU AND KASHMIR                                 | JAMMU AND KASHMIR              | JAMMU AND KASHMIR                  | JAMMU AND KASHMIR                       | JAMMU AND KASHMIR   | JAMMU AND KASHMIR        |
| 197   | PAKAL DUL HYDRO ELECTRIC PROJECT (1000 MW)                        | POWER                       | NHPC                   | 10/2014                         | 04/2020                                        | 04/2020                                           | 8112.12                        | 8112.12                            | 0.00                                    | 0.00                | 0                        |
| 198   | KISHANGANGA HEP (3X110 MW)                                        | POWER                       | NHPC                   | 01/2009                         | 01/2016                                        | 11/2016                                           | 3642.04                        | 5497.72                            | 3915.36                                 | 50.95               | 10                       |
| 199 # | UDHAMPUR-SRINAGAR-BARAMULLA (NL),NR                               | RAILWAYS                    | NR                     | 03/1995                         | 11/2002                                        | 12/2018                                           | 2500.00                        | 19565.00                           | 10658.34                                | 682.60              | 193                      |

| SN   | PROJECT                                                                                  | SECTOR                      | IMPLEMENT ING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPAT ED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|------|------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-----------------------------------------|---------------------|--------------------------|
| 200  | NASHRI- CHANANI                                                                          | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 05/2011                         | 06/2015                                        | 06/2015                                           | 2159.00                        | 2159.00                            | 0.00                                    | 0.00                | 0                        |
| 201  | QUAZIGUND-BANIHAL KM.220.00 TO KM.188.00                                                 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 07/2010                         | 07/2015                                        | 07/2015                                           | 1987.00                        | 1987.00                            | 0.00                                    | 0.00                | 0                        |
| 202  | SRINAGAR TO BANIHAL                                                                      | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 06/2011                         | 06/2014                                        | N.A.                                              | 1100.70                        | 1100.70                            | 0.00                                    | 0.00                | N.A.                     |
| 203  | JAMMU-UDHAMPUR KM.27.5 TO KM.67.00                                                       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 07/2010                         | 07/2013                                        | N.A.                                              | 1813.76                        | 1813.76                            | 0.00                                    | 0.00                | N.A.                     |
|      | JHARKHAND                                                                                | JHARKHAND                   | JHARKHAND              | JHARKHAND                       | JHARKHAND                                      | JHARKHAND                                         | JHARKHAND                      | JHARKHAND                          | JHARKHAND                               | JHARKHAND           | JHARKHAND                |
| 204  | MOONIDIH XV SEAM UG                                                                      | COAL                        | BCCL                   | 08/2011                         | 04/2015                                        | 04/2015                                           | 1230.27                        | 1230.27                            | 0.00                                    | 0.00                | 0                        |
| 205  | KAPURIA UG(PSLW)                                                                         | COAL                        | BCCL                   | 08/2011                         | 04/2017                                        | 04/2017                                           | 988.35                         | 988.35                             | 6.84                                    | 0.00                | 0                        |
| 206  | NORTH TISRA AND SOUTH TISRA EXPANSION OCP (6MTY)                                         | COAL                        | BCCL                   | 02/2014                         | 03/2021                                        | 03/2021                                           | 555.52                         | 555.52                             | 6.84                                    | 0.00                | 0                        |
| 207  | MURAIDIH UG TURN-KEY PROJECT                                                             | COAL                        | BCCL                   | 02/2011                         | 04/2014                                        | N.A.                                              | 339.88                         | 339.88                             | 0.00                                    | 0.00                | N.A.                     |
| 208  | RAJRAPPA RCE OCP ( 3.0 MTY)                                                              | COAL                        | CCL                    | 12/2009                         | 03/2016                                        | 03/2016                                           | 510.85                         | 510.85                             | 223.68                                  | 0.00                | 0                        |
| 209  | AMRAPALI OC(12MTY)                                                                       | COAL                        | CCL                    | 02/2012                         | 03/2020                                        | 03/2020                                           | 858.11                         | 858.11                             | 101.90                                  | 0.00                | 0                        |
| 210  | PURNADIH OCP (3.0 MTY)                                                                   | COAL                        | CCL                    | 07/2008                         | 03/2013                                        | 03/2015                                           | 210.98                         | 210.98                             | 186.69                                  | 0.00                | 24                       |
| 211  | KARMA OCP (1.0MTY)                                                                       | COAL                        | CCL                    | 06/2009                         | 03/2014                                        | 03/2017                                           | 162.46                         | 162.46                             | 69.64                                   | 0.00                | 36                       |
| 212  | MAGADH OC 20 MTY (CCL)                                                                   | COAL                        | CCL                    | 08/2008                         | 07/2012                                        | 03/2016                                           | 469.78                         | 706.40                             | 53.38                                   | 50.37               | 44                       |
| 213  | TAPIN OCP (2.5 MTY)                                                                      | COAL                        | CCL                    | 08/2008                         | 03/2012                                        | 03/2016                                           | 264.68                         | 264.68                             | 149.41                                  | 0.00                | 48                       |
| 214  | CHURI BENTI UG (0.81 MTY)                                                                | COAL                        | CCL                    | 08/2007                         | 03/2011                                        | 03/2016                                           | 163.51                         | 163.51                             | 35.68                                   | 0.00                | 60                       |
| 215  | NORTH URIMARI OCP (3.0 MTY)                                                              | COAL                        | CCL                    | 12/2007                         | 03/2012                                        | 03/2017                                           | 179.87                         | 179.87                             | 75.71                                   | 0.00                | 60                       |
| 216  | ASHOK EXPN OCP CCL (10 MTY)                                                              | COAL                        | CCL                    | 12/2007                         | 03/2011                                        | 03/2017                                           | 471.66                         | 341.63                             | 117.84                                  | -27.57              | 72                       |
| 217  | RAJMAHAL OC EXP.                                                                         | COAL                        | ECL                    | 09/2009                         | 03/2014                                        | 03/2016                                           | 153.82                         | 153.82                             | 55.48                                   | 0.00                | 24                       |
| 218  | RESITEMENT OF TATA NAGAR AND RACHI DEPOTS TO KHUNTI (JHARKHAND)                          | PETROLEUM                   | IOCL                   | 04/2011                         | 05/2015                                        | 12/2015                                           | 191.96                         | 191.96                             | 77.79                                   | 0.00                | 7                        |
| 219  | NORTH KARANPURA STPP (3X660 MW)                                                          | POWER                       | NTPC                   | 02/2014                         | 02/2019                                        | 02/2019                                           | 14366.58                       | 14366.58                           | 2056.00                                 | 0.00                | 0                        |
| 220  | TRANSMISSION SYSTEM FOR PHASE-1 GENERATION PROJECTS IN JHARKHAND AND WEST BENGAL-PART-A1 | POWER                       | PGCIL                  | 10/2011                         | 11/2013                                        | 12/2015                                           | 558.26                         | 558.26                             | 419.81                                  | 0.00                | 25                       |
| 221  | KODERMA GIRIDH (NL), ECR                                                                 | RAILWAYS                    | ECR                    | 04/1996                         | N.A.                                           | 03/2010                                           | 768.87                         | 768.87                             | 567.94                                  | 0.00                | N.A.                     |
| 222  | KODERMA-TILAIYA (NL), ECR                                                                | RAILWAYS                    | ECR                    | 04/2002                         | N.A.                                           | N.A.                                              | 459.91                         | 418.17                             | 237.93                                  | -9.08               | N.A.                     |

| SN    | PROJECT                                                                                              | SECTOR                      | IMPLEMENT ING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPAT ED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|-------|------------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-----------------------------------------|---------------------|--------------------------|
| 223 # | KODERMA-RANCHI VIA BARKAKANA (NL),ECR                                                                | RAILWAYS                    | ECR                    | 03/1999                         | 07/2005                                        | N.A.                                              | 2957.21                        | 2957.21                            | 1857.31                                 | 0.00                | N.A.                     |
| 224   | TINPAHAR - SAHIBGANJ (ER)                                                                            | RAILWAYS                    | ER                     | 04/2008                         | 03/2012                                        | N.A.                                              | 167.73                         | 167.73                             | 124.14                                  | 0.00                | N.A.                     |
| 225   | MANDARHILL-DUMKA-RAMPURHAT (NL),ER                                                                   | RAILWAYS                    | ER                     | 04/1995                         | 12/2011                                        | N.A.                                              | 900.05                         | 900.05                             | 853.83                                  | 0.00                | N.A.                     |
| 226   | RAJKHARSWAN- CHAKRADHARPUR 3RD LINE (20 KM) JHARKHAND                                                | RAILWAYS                    | SER                    | 04/2012                         | 12/2016                                        | 12/2016                                           | 148.77                         | 209.00                             | 2.64                                    | 40.49               | 0                        |
| 227   | DANGOAPOSI-RAJKHARSWAN 3RD LINE DOUBLING                                                             | RAILWAYS                    | SER                    | 04/2010                         | 12/2015                                        | 03/2016                                           | 309.44                         | 583.00                             | 144.66                                  | 88.40               | 3                        |
| 228   | RANCHI-LOHARDAGA(GC),SER                                                                             | RAILWAYS                    | SER                    | 04/1997                         | 06/2004                                        | 12/2015                                           | 194.07                         | 335.00                             | 230.67                                  | 72.62               | 138                      |
| 229   | MANOHARPUR-BONDAMUNDA 3RD LINE DOUBLING                                                              | RAILWAYS                    | SER                    | 04/2012                         | N.A.                                           | 12/2017                                           | 258.20                         | 365.00                             | 2.52                                    | 41.36               | N.A.                     |
| 230   | GOELKERA-MANOHARPUR,(LD)(SER)                                                                        | RAILWAYS                    | SER                    | 03/1997                         | 02/2006                                        | N.A.                                              | 261.70                         | 280.00                             | 177.01                                  | 6.99                | N.A.                     |
| 231   | 4-LANING OF BARHI-HAZARIBAGH                                                                         | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2012                         | 02/2014                                        | 09/2015                                           | 398.00                         | 398.00                             | 462.00                                  | 0.00                | 19                       |
| 232   | HAZARIBAGH-RANCHI                                                                                    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 08/2010                         | 01/2013                                        | 03/2015                                           | 625.07                         | 625.07                             | 995.90                                  | 0.00                | 26                       |
| 233   | REBUILDING OF COB-7 AT BSL                                                                           | STEEL                       | SAIL                   | 10/2013                         | 05/2016                                        | 05/2016                                           | 245.67                         | 245.67                             | 32.31                                   | 0.00                | 0                        |
| 234   | ALTERNATE GAS NETWORK AT BSL                                                                         | STEEL                       | SAIL                   | 03/2015                         | 03/2018                                        | 03/2018                                           | 255.19                         | 255.19                             | 0.00                                    | 0.00                | 0                        |
| 235   | EXPANSION OF BOKARO STEEL PLANT                                                                      | STEEL                       | SAIL                   | 05/2010                         | 12/2011                                        | 05/2015                                           | 6325.00                        | 6325.00                            | 5097.28                                 | 0.00                | 41                       |
| 236   | 2000 BOYS HOSTEL(1000 DOUNLE BEDDED ROOM) AT ISM DHANBAD                                             | URBAN DEVELOPMEN T          | CPWD                   | 09/2012                         | 03/2016                                        | 05/2016                                           | 171.86                         | 171.86                             | 0.00                                    | 0.00                | 2                        |
|       | KARNATAKA                                                                                            | KARNATAKA                   | KARNATAKA              | KARNATAKA                       | KARNATAKA                                      | KARNATAKA                                         | KARNATAKA                      | KARNATAKA                          | KARNATAKA                               | KARNATAKA           | KARNATAKA                |
| 237   | MANGALORE HASSAN MYSORE SOLUR LPG PIPELINE (MHMSLPL)                                                 | PETROLEUM                   | HPCL                   | 02/2012                         | 11/2015                                        | 11/2016                                           | 666.00                         | 838.00                             | 443.65                                  | 25.83               | 12                       |
| 238   | STRATEGIC CRUDE OIL STORAGE PROJECT AT MANGALORE                                                     | PETROLEUM                   | ISPRL                  | 01/2006                         | 10/2011                                        | 10/2015                                           | 732.00                         | 1227.00                            | 944.84                                  | 67.62               | 48                       |
| 239   | KUDGI STPP STAGE 1                                                                                   | POWER                       | NTPC                   | 01/2012                         | 01/2017                                        | 03/2017                                           | 15166.19                       | 15166.19                           | 7894.00                                 | 0.00                | 2                        |
| 240   | SUB-STATION EXT. WORKS ASSOCIATED WITH TRANS. SYSTEM REQUIRED FOR EVACUATION OF POWER FROM KUDGI TPS | POWER                       | PGCIL                  | 02/2014                         | 12/2015                                        | 12/2015                                           | 167.40                         | 167.40                             | 3.00                                    | 0.00                | 0                        |
| 241   | KAIGA 3 AND 4 TRANSMISSION SYSTEM (PGCIL)                                                            | POWER                       | PGCIL                  | 03/2005                         | 12/2007                                        | 12/2015                                           | 1007.16                        | 1007.16                            | 970.31                                  | 0.00                | 96                       |
| 242   | GULBARGA-BIDAR,SCR(NL)                                                                               | RAILWAYS                    | SCR                    | 02/1998                         | N.A.                                           | 03/2015                                           | 242.42                         | 844.00                             | 798.87                                  | 248.16              | N.A.                     |

| SN    | PROJECT                                                                   | SECTOR                      | IMPLEMENT ING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPAT ED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|-------|---------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-----------------------------------------|---------------------|--------------------------|
| 243   | RAMANAGRAM-MYSORE DOUBLING WITH ELECTRIFICATION OF KENGESII- MUSORE (SWR) | RAILWAYS                    | SWR                    | 04/2007                         | 03/2013                                        | 09/2015                                           |                         482    |                             874.57 |                                  703.56 |               81.45 | 30                       |
| 244   | HOSADURGA - CHICKJAJUR (28.89 KM)                                         | RAILWAYS                    | SWR                    | 04/2010                         | N.A.                                           | N.A.                                              |                         203.4  |                             203.4  |                                  142.86 |                0    | N.A.                     |
| 245   | CHIKBALLA-PUR-GOWRIBIDANUR NL                                             | RAILWAYS                    | SWR                    | 04/2013                         | N.A.                                           | N.A.                                              |                         327.25 |                             367.77 |                                    0    |               12.38 | N.A.                     |
| 246   | GADAG-WADI NL                                                             | RAILWAYS                    | SWR                    | 04/2013                         | N.A.                                           | N.A.                                              |                        1117    |                            1922    |                                    1.09 |               72.07 | N.A.                     |
| 247 # | HOSPET-HUBLI-LONDA-VASCODAGAMA DL                                         | RAILWAYS                    | SWR                    | 04/2010                         | N.A.                                           | N.A.                                              |                        2127    |                            2127    |                                  282.11 |                0    | N.A.                     |
| 248   | SHIMOGA-HARIHAR NL                                                        | RAILWAYS                    | SWR                    | 04/2011                         | N.A.                                           | N.A.                                              |                         562.74 |                             832.47 |                                    0.94 |               47.93 | N.A.                     |
| 249   | HASSAN-BANGALORE VIA SHRAVANA- BELGOLA(NL),SWR                            | RAILWAYS                    | SWR                    | 02/1997                         | N.A.                                           | N.A.                                              |                         295    |                            1289.92 |                                 1060.4  |              337.26 | N.A.                     |
| 250   | HUBLI-ANKOLA(NL),SWR                                                      | RAILWAYS                    | SWR                    | 04/1997                         | N.A.                                           | N.A.                                              |                         227    |                            2135    |                                  117.11 |              840.53 | N.A.                     |
| 251   | BANGLORE - SATYAMANGALAM (NL)(SWR)                                        | RAILWAYS                    | SWR                    | 04/1996                         | N.A.                                           | N.A.                                              |                         138    |                            1382.78 |                                    2.76 |              902.01 | N.A.                     |
| 252   | TUMKUR-CHITRADURGA-DAVENGERE NL                                           | RAILWAYS                    | SWR                    | 04/2011                         | N.A.                                           | N.A.                                              |                         913    |                            1801.01 |                                    1.13 |               97.26 | N.A.                     |
| 253   | MUNIRABAD (GINGERA) -RAICHUR NL                                           | RAILWAYS                    | SWR                    | 04/2007                         | N.A.                                           | N.A.                                              |                         179.65 |                            1350.91 |                                  339.53 |              651.97 | N.A.                     |
| 254   | BAGALKOT-KUDACHI NL                                                       | RAILWAYS                    | SWR                    | 04/2010                         | N.A.                                           | N.A.                                              |                         377.93 |                             986.3  |                                   88.13 |              160.97 | N.A.                     |
| 255   | CHIKBALLA-PUR-PUTTTAPARTHY-SRI SATYA SAI NILAYAM NL                       | RAILWAYS                    | SWR                    | 04/2013                         | N.A.                                           | N.A.                                              |                         558    |                             692.43 |                                    0    |               24.09 | N.A.                     |
| 256   | WHITE FIELD-KOLAR NL                                                      | RAILWAYS                    | SWR                    | 04/2011                         | N.A.                                           | N.A.                                              |                         341.05 |                             348.85 |                                    0.34 |                2.29 | N.A.                     |
| 257   | TORANAGALLU-RANJITPURA DL                                                 | RAILWAYS                    | SWR                    | 04/2011                         | N.A.                                           | N.A.                                              |                         146.75 |                             167.5  |                                    0.32 |               14.14 | N.A.                     |
| 258   | MARIKUPPAM - KUPPAM                                                       | RAILWAYS                    | SWR                    | 04/2012                         | 01/1999                                        | N.A.                                              |                         285.57 |                             279.54 |                                    2.74 |               -2.11 | N.A.                     |
| 259   | UGRADATION OF HYDERABAD-BANGALORE SECTION                                 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 11/2010                         | N.A.                                           | 07/2014                                           |                         680    |                             680    |                                  383.2  |                0    | N.A.                     |
| 260   | KUNDUPUR-SURATHKAL & MANGLORE                                             | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 09/2010                         | N.A.                                           | 06/2015                                           |                         671    |                             671    |                                 1273    |                0    | N.A.                     |
| 261   | HUNGUND-SURATHKAL AND MANGALORE- KNT/KERALA BORDER                        | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 09/2010                         | N.A.                                           | N.A.                                              |                         946    |                             946    |                                  737.5  |                0    | N.A.                     |
| 262   | DEVIHALLI-HASSAN                                                          | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2010                         | N.A.                                           | N.A.                                              |                         453    |                             453    |                                    0    |                0    | N.A.                     |

| SN     | PROJECT                                                                    | SECTOR                      | IMPLEMENT ING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPAT ED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|--------|----------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-----------------------------------------|---------------------|--------------------------|
| 263    | BELGAUM-DHARWAD(NH-4)                                                      | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2010                         | N.A.                                           | N.A.                                              | 480.00                         | 480.00                             | 0.00                                    | 0.00                | N.A.                     |
| 264    | 4 LANNING OF BELGUM-KHANPUR SECTION AND 2 LANING OF KHANPUR-KNT/GOA BORDER | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2011                         | 09/2013                                        | N.A.                                              | 359.00                         | 359.00                             | 0.00                                    | 0.00                | N.A.                     |
| 265    | 1.2 MTPA PELLET PLANT PROJECT ,DONIMALAI (NMDC)                            | STEEL                       | NMDC                   | 04/2011                         | 04/2013                                        | 06/2015                                           | 572.00                         | 572.00                             | 451.58                                  | 0.00                | 26                       |
| 266    | 7.0 MTPA KUMARASWAMY IRON ORE MINE PROJECT (NMDC)                          | STEEL                       | NMDC                   | 02/2011                         | 05/2013                                        | 08/2015                                           | 898.55                         | 898.55                             | 379.57                                  | 0.00                | 27                       |
| 267    | BANGALORE METRO RAIL PROJECT PHASE- 2                                      | URBAN DEVELOPMEN T          | BMRCL                  | 02/2014                         | 02/2019                                        | 02/2019                                           | 26405.14                       | 26405.14                           | 0.00                                    | 0.00                | 0                        |
| 268    | BANGALORE METRO RAIL PROJECT                                               | URBAN DEVELOPMEN T          | MRTP                   | 05/2006                         | 06/2011                                        | N.A.                                              | 6395.00                        | 11609.00                           | 2267.57                                 | 81.53               | N.A.                     |
| KERALA | KERALA                                                                     | KERALA                      | KERALA                 | KERALA                          | KERALA                                         | KERALA                                            | KERALA                         | KERALA                             | KERALA                                  | KERALA              | KERALA                   |
| 269    | INTEGRATED REFINERY EXPANSION PROJECT                                      | PETROLEUM                   | BPCL                   | 03/2012                         | 05/2016                                        | 05/2016                                           | 14225.00                       | 16504.00                           | 5828.23                                 | 16.02               | 0                        |
| 270    | LPG TERMINAL AT KOCHI                                                      | PETROLEUM                   | IOCL                   | 12/2012                         | 01/2016                                        | 04/2017                                           | 607.06                         | 607.06                             | 57.79                                   | 0.00                | 15                       |
| 271    | STRATEGIC CRUDE OIL STORAGE PROJECT AT PADUR                               | PETROLEUM                   | ISPRL                  | 01/2006                         | 01/2012                                        | 10/2015                                           | 993.00                         | 1693.00                            | 1398.50                                 | 70.49               | 45                       |
| 272    | ERNAKULAM-KUMBALAM                                                         | RAILWAYS                    | SR                     | 04/2010                         | N.A.                                           | N.A.                                              | 189.24                         | 189.24                             | 1.52                                    | 0.00                | N.A.                     |
| 273    | CHENGANNUR-CHINGAVANAM                                                     | RAILWAYS                    | SR                     | 04/2006                         | N.A.                                           | N.A.                                              | 191.72                         | 222.95                             | 122.80                                  | 16.29               | N.A.                     |
| 274    | KUMBALAM-TURAVUR                                                           | RAILWAYS                    | SR                     | 04/2011                         | N.A.                                           | N.A.                                              | 252.96                         | 252.96                             | 1.52                                    | 0.00                | N.A.                     |
| 275    | ANGAMALI-SABARIMALA (N.L.)(SR)                                             | RAILWAYS                    | SR                     | 10/1998                         | N.A.                                           | N.A.                                              | 550.00                         | 1566.00                            | 138.10                                  | 184.73              | N.A.                     |
| 276    | SIX LANNING OF VADAKKANCHERRY THRISSURESECTION(KM 240-270KM)               | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2010                         | 08/2012                                        | 03/2016                                           | 617.00                         | 617.00                             | 156.90                                  | 0.00                | 43                       |
| 277    | FOUR LANNING OF WALAYAR- VADAKKANCHERRY SECTION                            | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2011                         | 10/2013                                        | N.A.                                              | 682.00                         | 682.00                             | 0.00                                    | 0.00                | N.A.                     |
| 278    | NH CONNECTIVITY TO ICTT VALLARPADAEU NH - SH                               | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2005                         | 02/2010                                        | N.A.                                              | 557.00                         | 557.00                             | 0.00                                    | 0.00                | N.A.                     |

| SN   | PROJECT                                                                                               | SECTOR                      | IMPLEMENT ING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPAT ED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|------|-------------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-----------------------------------------|---------------------|--------------------------|
| 279  | RAIL CONNECTIVITY TO ICTT AT VALLARPADAM AT COCHIN PORT TRUST                                         | SHIPPING AND PORTS          | RVNL                   | 03/2007                         | 04/2009                                        | N.A.                                              | 245.67                         | 373.22                             | 351.18                                  | 51.92               | N.A.                     |
| 280  | C/O MEGA HOSTEL II FOR NIT CALICUT KERALA                                                             | URBAN DEVELOPMEN T          | CPWD                   | 01/2010                         | 10/2012                                        | 09/2013                                           | 165.23                         | 165.23                             | 0.00                                    | 0.00                | N.A.                     |
| 281  | KOCHI METRO RAIL PROJECT                                                                              | URBAN DEVELOPMEN T          | KMRCL                  | 07/2012                         | 07/2017                                        | 07/2017                                           | 5181.79                        | 5181.79                            | 806.39                                  | 0.00                | 0                        |
|      | MADHYA PRADESH                                                                                        |                             |                        |                                 |                                                |                                                   |                                |                                    |                                         |                     |                          |
| 282  | AMLOHRI EPR (NCL) (6 MTY , INCR.)                                                                     | COAL                        | NCL                    | 12/2009                         | 03/2016                                        | 03/2016                                           | 1352.04                        | 1143.54                            | 778.29                                  | -15.42              | 0                        |
| 283  | BLOCK-B OCP NCL (3.5 MTY)                                                                             | COAL                        | NCL                    | 06/2011                         | 03/2015                                        | 03/2016                                           | 746.04                         | 535.10                             | 348.33                                  | -28.27              | 12                       |
| 284  | NIGAHI OC EXPANSION PROJECT 10 MTY TO 15 MTY, SINGRAULI                                               | COAL                        | NCL                    | 10/2007                         | 03/2012                                        | 03/2016                                           | 259.40                         | 259.40                             | 12.52                                   | 0.00                | 48                       |
| 285  | BATURA OCP (2.0 MTY)                                                                                  | COAL                        | SECL                   | 09/2008                         | 03/2015                                        | 03/2015                                           | 203.82                         | 203.82                             | 0.00                                    | 0.00                | 0                        |
| 286  | KANCHAN OC EXPANSION                                                                                  | COAL                        | SECL                   | 12/2014                         | 03/2021                                        | 03/2021                                           | 371.04                         | 371.04                             | 30.24                                   | 0.00                | 0                        |
| 287  | RAJNAGAR OCP RPR (1.70 MTY)                                                                           | COAL                        | SECL                   | 12/2014                         | 03/2021                                        | 03/2021                                           | 357.80                         | 357.80                             | 106.44                                  | 0.00                | 0                        |
| 288  | AMRITDHARA OC PROJECT                                                                                 | COAL                        | SECL                   | 02/2015                         | 03/2023                                        | 03/2023                                           | 481.60                         | 481.60                             | 0.00                                    | 0.00                | 0                        |
| 289  | EXPANSION OF MALANJKHAND MINE- DEVELOPMENT OF UNDERGROUND MINE UNDER EXISTING OPEN CAST MINE OF CAPAC | MINES                       | HCL                    | 09/2011                         | 09/2017                                        | 09/2017                                           | 1856.00                        | 1856.00                            | 0.00                                    | 0.00                | 0                        |
| 290  | VINDHYACHAL STPP STAGE-V                                                                              | POWER                       | NTPC                   | 12/2011                         | 08/2015                                        | 08/2015                                           | 3180.40                        | 3180.40                            | 1740.00                                 | 0.00                | 0                        |
| 291  | GADARWARA SUPER THERMAL POWER PROJECT STAGE-I                                                         | POWER                       | NTPC                   | 03/2013                         | 09/2017                                        | 09/2017                                           | 11638.55                       | 11638.55                           | 2772.00                                 | 0.00                | 0                        |
| 292  | SYSTEM STRENGTHENING COMMON FOR WR AND NR (LINE BAYS AND REACTOR PROVISION)                           | POWER                       | PGCIL                  | 03/2012                         | 03/2014                                        | 03/2015                                           | 213.78                         | 213.78                             | 190.44                                  | 0.00                | 12                       |
| 293  | BHOPAL BINA 3D LINE DOUBLING                                                                          | RAILWAYS                    | RVNL                   | 09/2007                         | 03/2010                                        | 12/2015                                           | 687.20                         | 800.00                             | 798.47                                  | 16.41               | 69                       |
| 294  | CHHINDWARA - NAGPUR (GC)(SECR)                                                                        | RAILWAYS                    | SECR                   | 04/2005                         | N.A.                                           | 03/2017                                           | 383.79                         | 1101.16                            | 194.91                                  | 186.92              | N.A.                     |
| 295  | RAMGANJMUNDI-BHOPAL (NL),WCR                                                                          | RAILWAYS                    | WCR                    | 04/2001                         | N.A.                                           | 03/2017                                           | 470.92                         | 1225.90                            | 257.59                                  | 160.32              | N.A.                     |
| 296  | RATLAM-MHOW-KHANDWA-AKOLA (GC)                                                                        | RAILWAYS                    | WR                     | 04/2008                         | 03/2012                                        | N.A.                                              | 603.04                         | 1421.25                            | 420.33                                  | 135.68              | N.A.                     |
| 297  | BHOPAL-SANCHI                                                                                         | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 10/2011                         | 01/2013                                        | 12/2015                                           | 209.00                         | 209.00                             | 38.77                                   | 0.00                | 35                       |
| 298  | RAJMARG CHORAHA TO LAKHNANDON,KM 297 TO KM 351, NH-26 (NHAI)                                          | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 10/2008                                        | 01/2015                                           | 251.03                         | 251.03                             | 385.10                                  | 0.00                | N.A.                     |

| SN   | PROJECT                                                                 | SECTOR                      | IMPLEMENT ING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPAT ED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|------|-------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-----------------------------------------|---------------------|--------------------------|
| 299  | INDORE-DEWAS(NH-3)                                                      | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 11/2010                         | 05/2013                                        | N.A.                                              | 325.00                         | 325.00                             | 0.00                                    | 0.00                | N.A.                     |
| 300  | INDORE-JHABUA-GUJRAT/MP                                                 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 10/2010                         | 04/2013                                        | N.A.                                              | 1175.00                        | 1175.00                            | 0.00                                    | 0.00                | N.A.                     |
| 301  | CONSTRUCTION OF CENTRAL ACADEMY FOR POLICE TRAINING (CAPT) BHOPAL       | URBAN DEVELOPMEN T          | CPWD                   | 12/2012                         | 12/2014                                        | 12/2016                                           | 188.87                         | 188.87                             | 24.44                                   | 0.00                | 24                       |
|      | MAHARASHTRA                                                             |                             |                        |                                 |                                                |                                                   |                                |                                    |                                         |                     |                          |
| 302  | GOKUL                                                                   | COAL                        | WCL                    | 11/2014                         | 03/2018                                        | 03/2018                                           | 267.67                         | 267.67                             | 68.35                                   | 0.00                | 0                        |
| 303  | DINESH OCP                                                              | COAL                        | WCL                    | 11/2014                         | 03/2020                                        | 03/2020                                           | 611.16                         | 611.16                             | 6.02                                    | 0.00                | 0                        |
| 304  | PENGANGA OC                                                             | COAL                        | WCL                    | 10/2008                         | 03/2020                                        | 03/2020                                           | 441.82                         | 441.82                             | 98.00                                   | 0.00                | 0                        |
| 305  | MAKARDHOKRA I OC                                                        | COAL                        | WCL                    | 09/2014                         | 03/2021                                        | 03/2021                                           | 266.23                         | 266.23                             | 61.70                                   | 0.00                | 0                        |
| 306  | BHANEGAON OC                                                            | COAL                        | WCL                    | 02/2015                         | 03/2023                                        | 03/2023                                           | 187.94                         | 187.94                             | 20.59                                   | 0.00                | 0                        |
| 307  | NEW SEWAGE TREATMENT PLANT PACKAGE, RCF TROMBAY                         | FERTILISERS                 | RCF                    | 10/2014                         | 11/2016                                        | 11/2016                                           | 197.79                         | 197.79                             | 12.09                                   | 0.00                | 0                        |
| 308  | REPLACEMENT OF CDU/VDU AT MUMBAI REFINERY                               | PETROLEUM                   | BPCL                   | 03/2012                         | 12/2014                                        | 03/2015                                           | 1419.00                        | 1419.00                            | 1108.86                                 | 0.00                | 3                        |
| 309  | DE-BOTTLENECKING OF SMPL                                                | PETROLEUM                   | IOCL                   | 12/2009                         | 08/2015                                        | 12/2015                                           | 1584.00                        | 1584.00                            | 1193.37                                 | 0.00                | 4                        |
| 310  | RECONSTRUCTION OF BPA AND BPB PLATFORMS                                 | PETROLEUM                   | ONGC                   | 03/2013                         | 04/2015                                        | 04/2015                                           | 1138.50                        | 686.58                             | 0.00                                    | -39.69              | 0                        |
| 311  | HEERA AND SOUTH HEERA REDEVELOPMENT PH-II                               | PETROLEUM                   | ONGC                   | 03/2012                         | 05/2015                                        | 05/2015                                           | 5608.40                        | 5608.40                            | 3576.16                                 | 0.00                | 0                        |
| 312  | MH NORTH REDEVELOPMENT PHASE III                                        | PETROLEUM                   | ONGC                   | 06/2014                         | 05/2017                                        | 05/2017                                           | 5706.47                        | 5813.25                            | 300.65                                  | 1.87                | 0                        |
| 313  | INTEGRATED DEVELOPMENT OF B-127 FIELDS                                  | PETROLEUM                   | ONGC                   | 12/2011                         | 03/2015                                        | 05/2016                                           | 2059.63                        | 2665.65                            | 854.43                                  | 29.42               | 14                       |
| 314  | INTEGRATED DEVELOPMENT OF BASSEIN FIELD                                 | PETROLEUM                   | ONGC                   | 12/2012                         | 02/2016                                        | 04/2017                                           | 3513.07                        | 4619.94                            | 0.47                                    | 31.51               | 14                       |
| 315  | CONVERSION OF RIG SAGAR SAMRAT TO MOBILE OFFSHORE PRODUCTION UNIT(MOPS) | PETROLEUM                   | ONGC                   | 03/2011                         | 05/2013                                        | 03/2015                                           | 861.79                         | 761.68                             | 728.35                                  | -11.62              | 22                       |
| 316  | DEVELOPMENT OF C-26 CLUSTER FIELDS                                      | PETROLEUM                   | ONGC                   | 03/2012                         | 05/2014                                        | 03/2016                                           | 2592.17                        | 2592.17                            | 534.59                                  | 0.00                | 22                       |
| 317  | IMPROVED OIL RECOVERY OF B-173A FIELD                                   | PETROLEUM                   | ONGC                   | 01/2012                         | 03/2014                                        | 03/2016                                           | 352.49                         | 352.49                             | 104.58                                  | 0.00                | 24                       |
| 318  | DEVELOPMENT OF B-193 CLUSTER FIELDS                                     | PETROLEUM                   | ONGC                   | 06/2007                         | 08/2010                                        | 05/2015                                           | 3248.78                        | 6000.00                            | 5925.40                                 | 84.68               | 57                       |
| 319  | MOUDA STPP STAGE 2                                                      | POWER                       | NTPC                   | 03/2012                         | 09/2016                                        | 02/2017                                           | 7921.47                        | 7921.47                            | 3839.00                                 | 0.00                | 5                        |
| 320  | SOLAPUR STPP                                                            | POWER                       | NTPC                   | 03/2012                         | 11/2016                                        | 08/2017                                           | 9395.18                        | 9395.18                            | 4571.00                                 | 0.00                | 9                        |

|   SN | PROJECT                                                          | SECTOR                      | IMPLEMENT ING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPAT ED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-----------------------------------------|---------------------|--------------------------|
|  321 | INTER-REGIONAL SYSTEM STRENGTHENING SCHEME IN WR AND NR (PART-A) | POWER                       | PGCIL                  | 10/2013                         | 10/2016                                        | 03/2016                                           |                        1315.9  |                            1315.9  |                                  365.47 |                0    | -7                       |
|  322 | WESTERN REGION STRENGTHENING SCHEME-V                            | POWER                       | PGCIL                  | 12/2007                         | 09/2010                                        | 12/2015                                           |                         477.69 |                             721.81 |                                  515.79 |               51.1  | 63                       |
|  323 | AMRAVATI-NARKHER NL(CR)                                          | RAILWAYS                    | CR                     | 06/1994                         | 06/1999                                        | 07/2012                                           |                         663.01 |                             725    |                                  586.75 |                9.35 | N.A.                     |
|  324 | WARDHA-SEWAGRAM NGP 3RD LINE                                     | RAILWAYS                    | CR                     | 04/2012                         | N.A.                                           | N.A.                                              |                         297.85 |                             297.85 |                                    7.17 |                0    | N.A.                     |
|  325 | 3RD LINE BETWEEN BHUSAWAL-JALGAON                                | RAILWAYS                    | CR                     | 04/2011                         | N.A.                                           | N.A.                                              |                         184.06 |                             184.06 |                                   15.23 |                0    | N.A.                     |
|  326 | WARDHA-NANDED MAHARASHTRA                                        | RAILWAYS                    | CR                     | 04/2008                         | N.A.                                           | N.A.                                              |                         499.3  |                            2501.05 |                                   84.11 |              400.91 | N.A.                     |
|  327 | AHMEDNAGAR-PARLI VAIJNATH(NL) CR                                 | RAILWAYS                    | CR                     | 02/1997                         | N.A.                                           | N.A.                                              |                         514.68 |                            2820    |                                  329.67 |              447.91 | N.A.                     |
|  328 | KALYAN-KASARA 3RD LINE                                           | RAILWAYS                    | CR                     | 04/2011                         | N.A.                                           | N.A.                                              |                         277.7  |                             279.7  |                                    4.73 |                0.72 | N.A.                     |
|  329 | RUNNING OF 12 CAR TRAINS ON HARBOUR LINE                         | RAILWAYS                    | MRTP                   | 04/2012                         | 04/2016                                        | 03/2017                                           |                         714.1  |                             714.1  |                                   59.18 |                0    | 11                       |
|  330 | MUMBAI URBAN TRANSPORT PROJECT PHASE-II                          | RAILWAYS                    | MRTP                   | 04/2008                         | 03/2014                                        | 03/2019                                           |                        5300    |                            6821.29 |                                 2217.14 |               28.7  | 60                       |
|  331 | BELAPUR-SEAWOOD-URAN ELECTRIFIED DOUBLE LINE(MTP)                | RAILWAYS                    | MRTP                   | 03/1996                         | 03/2004                                        | 03/2016                                           |                         495.44 |                            1781.98 |                                  420.45 |              259.68 | 144                      |
|  332 | MUDKHED-PARBHANI                                                 | RAILWAYS                    | SCR                    | 04/2011                         | N.A.                                           | N.A.                                              |                         390.6  |                             390.6  |                                    4.69 |                0    | N.A.                     |
|  333 | NAGPUR-WAINGANGA BRIDGE                                          | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2012                         | 10/2014                                        | 03/2015                                           |                         484.19 |                             484.19 |                                  285.5  |                0    | 5                        |
|  334 | PUNE-SHOLAPUR,PKG-II                                             | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 09/2011                         | 01/2014                                        | 03/2015                                           |                         835    |                             835    |                                  476.4  |                0    | 14                       |
|  335 | WADNER-DEVDHARI(NS-60/MH)(KM 94-123 KM)                          | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2011                         | 11/2012                                        | 12/2016                                           |                         193.45 |                             193.45 |                                   66.11 |                0    | 49                       |
|  336 | PUNE-SHOLAPUR,PKG1                                               | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 11/2009                         | 05/2012                                        | 05/2012                                           |                        1110    |                            1110    |                                 1826    |                0    | N.A.                     |
|  337 | PIMPALGAON-NASIK-GONDE, NH-3 (NHDP- PHASE-III)                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2005                         | 07/2012                                        | 07/2012                                           |                         940    |                             940    |                                 1601    |                0    | N.A.                     |
|  338 | TALEGAON-AMRAVATI                                                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 11/2009                         | 11/2013                                        | 11/2013                                           |                         567    |                             567    |                                 1388    |                0    | N.A.                     |

| SN      | PROJECT                                                                      | SECTOR                      | IMPLEMENT ING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPAT ED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|---------|------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-----------------------------------------|---------------------|--------------------------|
| 339     | WIDENING OF KHED-SINNAR STRETCH OF PUNE NASHIK SECTION OF NH-50              | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 05/2013                         | 02/2014                                        | N.A.                                              | 1348.20                        | 1348.20                            | 0.00                                    | 0.00                | N.A.                     |
| 340     | PUNE-SATARA(NH-4)                                                            | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 10/2010                         | 03/2013                                        | N.A.                                              | 1724.55                        | 1724.55                            | 0.00                                    | 0.00                | N.A.                     |
| 341     | CONST. AND DEV. OF 2 OFFSHORE CONTAINER BERTHS AND TERMINAL                  | SHIPPING AND PORTS          | MUMBAI PORT TRU        | 11/2007                         | 12/2010                                        | N.A.                                              | 1228.00                        | 1460.00                            | 937.28                                  | 18.89               | N.A.                     |
| 342     | INSTALLATION OF 45MVA SAF T WITH OTHER ASSOCIATED FACILITIES                 | STEEL                       | SAIL                   | 12/2011                         | 10/2013                                        | 08/2015                                           | 187.33                         | 187.33                             | 149.44                                  | 0.00                | 22                       |
| 343     | C/O NISM CAMPUS AT PATALGANGA RASAYANI DISTT RAIGADH MAHARASTRA              | URBAN DEVELOPMEN T          | CPWD                   | 12/2012                         | 06/2015                                        | 08/2015                                           | 315.00                         | 315.00                             | 88.54                                   | 0.00                | 2                        |
| 344     | UPGRADATION OF NATIONAL FIRE SERVICES COLLEGE AT NAGPUR MAHARASTRA           | URBAN DEVELOPMEN T          | CPWD                   | 06/2010                         | 03/2012                                        | 04/2015                                           | 205.00                         | 205.00                             | 97.61                                   | 0.00                | 37                       |
| 345     | OFFICE BUILDING FOR INCOME TAX DEPARTMENT ON PLOT NO C- 41-43 G BLOCK BANDRA | URBAN DEVELOPMEN T          | CPWD                   | 02/2011                         | 11/2014                                        | 12/2014                                           | 241.33                         | 241.33                             | 35.78                                   | 0.00                | N.A.                     |
| 346     | MUMBAI METRO LINE 3 (COLABA-BANDRA- SEEPZ)                                   | URBAN DEVELOPMEN T          | MMRCL                  | 07/2013                         | 01/2015                                        | 12/2015                                           | 23136.00                       | 23136.00                           | 0.00                                    | 0.00                | 11                       |
| 347     | NAGPUR METRO RAIL                                                            | URBAN DEVELOPMEN T          | NMRCL                  | 08/2014                         | 03/2018                                        | 03/2018                                           | 8680.00                        | 8680.00                            | 0.00                                    | 0.00                | 0                        |
|         | MANIPUR                                                                      |                             |                        |                                 |                                                |                                                   |                                |                                    |                                         |                     |                          |
| 348     | JIRIBAM TO IMPHAL (TUPUI)(NL)(NEFR)                                          | RAILWAYS                    | NFR                    | 04/2003                         | 03/2011                                        | 03/2019                                           | 727.56                         | 6570.75                            | 2787.99                                 | 803.12              | 96                       |
|         | MEGHALAYA                                                                    |                             |                        |                                 |                                                |                                                   |                                |                                    |                                         |                     |                          |
| 349     | NEW BG LINE FROM BYRNIHAT TO SHILLONG                                        | RAILWAYS                    | NFR                    | 04/2010                         | N.A.                                           | 03/2020                                           | 4083.02                        | 5307.90                            | 7.79                                    | 30.00               | N.A.                     |
| 350     | 2-LANNING OF SHILONG BYPASS                                                  | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2011                         | 02/2014                                        | 02/2014                                           | 226.00                         | 226.00                             | 282.30                                  | 0.00                | N.A.                     |
| 351     | JORBAT - BARAPANI                                                            | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 01/2011                         | 01/2014                                        | N.A.                                              | 536.00                         | 536.00                             | 0.00                                    | 0.00                | N.A.                     |
| MIZORAM | MIZORAM                                                                      | MIZORAM                     | MIZORAM                | MIZORAM                         | MIZORAM                                        | MIZORAM                                           | MIZORAM                        | MIZORAM                            | MIZORAM                                 | MIZORAM             | MIZORAM                  |

| SN   | PROJECT                                                                                            | SECTOR         | IMPLEMENT ING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPAT ED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|------|----------------------------------------------------------------------------------------------------|----------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-----------------------------------------|---------------------|--------------------------|
| 352  | TUIRIAL HYDRO ELECTRIC PROJECT (60MW)                                                              | POWER          | NEEPCO                 | 07/1998                         | 07/2006                                        | 10/2016                                           | 368.72                         | 1381.71                            | 800.74                                  | 274.73              | 123                      |
| 353  | BHAIRABI SAIRONG, NL, NEFR                                                                         | RAILWAYS       | NFR                    | 04/2008                         | 04/2014                                        | 03/2018                                           | 619.34                         | 2820.25                            | 199.31                                  | 355.36              | 47                       |
|      | MULTI STATE                                                                                        |                |                        |                                 |                                                |                                                   |                                |                                    |                                         |                     |                          |
| 354  | SUPPLY OF 56 NOS AIRFIELD FIRE TENDERS AT VARIOUS AIRPORTS                                         | CIVIL AVIATION | AAI                    | 10/2012                         | 03/2015                                        | 09/2015                                           | 217.60                         | 217.60                             | 0.04                                    | 0.00                | 6                        |
| 355  | ESTABLISHMENT OF AIRPORT OPERATIONS CONTROL CENTRES AT 10 AIRPORTS                                 | CIVIL AVIATION | AAI                    | 02/2010                         | 03/2014                                        | 04/2015                                           | 344.28                         | 344.28                             | 52.48                                   | 0.00                | 13                       |
| 356  | GAGAN PROJECT                                                                                      | CIVIL AVIATION | AAI                    | 09/2008                         | 06/2013                                        | N.A.                                              | 626.00                         | 626.00                             | 514.70                                  | 0.00                | N.A.                     |
| 357  | SURAT PARADIP PIPELINE PROJECT                                                                     | PETROLEUM      | GAIL                   | 10/2012                         | 04/2015                                        | 04/2015                                           | 10281.00                       | 10281.00                           | 1.36                                    | 0.00                | 0                        |
| 358  | KOCHI-KOOTANAD BANGALORE MANGALORE PIPELINE PROJECT                                                | PETROLEUM      | GAIL                   | 06/2009                         | 12/2012                                        | 06/2015                                           | 2915.00                        | 2915.00                            | 1339.14                                 | 0.00                | 30                       |
| 359  | VKPL UPGRADATION AND LAYING OF SPURLINE (TO BHILWARA AND CHITTORGARH)                              | PETROLEUM      | GAIL                   | 12/2009                         | 06/2011                                        | 07/2015                                           | 463.32                         | 429.00                             | 278.78                                  | -7.41               | 49                       |
| 360  | JAGDISHPUR-HALDIA PIPELINE PROJECT PHASE-I                                                         | PETROLEUM      | GAIL                   | 07/2009                         | 01/2013                                        | 02/2019                                           | 7596.18                        | 7596.18                            | 17.06                                   | 0.00                | 73                       |
| 361  | REWARI KANPUR PIPELINE PROJECT                                                                     | PETROLEUM      | HPCL                   | 02/2012                         | 11/2015                                        | 11/2015                                           | 1210.64                        | 1446.34                            | 982.15                                  | 19.47               | 0                        |
| 362  | URAN CHAKAN/SHIKRAPUR LPG PIPELINE                                                                 | PETROLEUM      | HPCL                   | 12/2009                         | 10/2014                                        | 10/2016                                           | 309.81                         | 462.79                             | 215.01                                  | 49.38               | 24                       |
| 363  | PARADIP HALDIA DURGAPUR LPG PIPELINE                                                               | PETROLEUM      | IOCL                   | 02/2011                         | 08/2015                                        | 08/2015                                           | 913.00                         | 913.00                             | 379.89                                  | 0.00                | 0                        |
| 364  | AUGMENTATION OF PARADIP HALDIA BARAUNI PIPELINE                                                    | PETROLEUM      | IOCL                   | 08/2011                         | 08/2015                                        | 12/2015                                           | 586.00                         | 586.00                             | 295.67                                  | 0.00                | 4                        |
| 365  | PARADIP-RAIPUR- RANCHI PIPELINE                                                                    | PETROLEUM      | IOCL                   | 08/2009                         | 09/2012                                        | 03/2016                                           | 1793.00                        | 1793.00                            | 1087.70                                 | 0.00                | 42                       |
| 366  | PARADIP LPG IMPORT FACILITY                                                                        | PETROLEUM      | IOCL                   | 01/2015                         | N.A.                                           | 07/2018                                           | 690.00                         | 690.00                             | 0.00                                    | 0.00                | N.A.                     |
| 367  | AUGMENTATION OF PARADIP-HALDIA- DURGAPUR LPG PIPELINE AND ITS EXTENSION UPTO PATNA AND MUZAFFARPUR | PETROLEUM      | IOCL                   | 01/2015                         | N.A.                                           | N.A.                                              | 1823.00                        | 1823.00                            | 0.00                                    | 0.00                | N.A.                     |
| 368  | PARADIP HYDERABAD PIPLEINE                                                                         | PETROLEUM      | IOCL                   | 01/2015                         | N.A.                                           | N.A.                                              | 2321.00                        | 2321.00                            | 0.30                                    | 0.00                | N.A.                     |
| 369  | JAIPUR-PANIPAT NAPTHA PIPELINE ALONG WITH AUGMENTATION OF KOYALI- SANGANER PRODUCT PIPELINE        | PETROLEUM      | IOCL                   | 02/2015                         | N.A.                                           | N.A.                                              | 890.00                         | 890.00                             | 0.00                                    | 0.00                | N.A.                     |
| 370  | SECONDARY TANK FARM WITH DEHYDRATION FACILITY AND EFFLUENT TREATMENT PLANT AT MADHUBAN             | PETROLEUM      | OIL                    | 07/2011                         | 03/2017                                        | 03/2017                                           | 352.56                         | 450.55                             | 10.60                                   | 27.79               | 0                        |
| 371  | PURCHASE OF 2 NOS. OF 2000 HP DRILLING RIG                                                         | PETROLEUM      | OIL                    | 04/2010                         | 06/2012                                        | 11/2015                                           | 270.00                         | 215.66                             | 0.00                                    | -20.13              | 41                       |
| 372  | INTEGRATED DEVELOPMENT OF VASHISTA AND S-1 FIELDS                                                  | PETROLEUM      | ONGC                   | 05/2013                         | 04/2016                                        | 04/2016                                           | 4124.35                        | 4124.35                            | 75.24                                   | 0.00                | 0                        |

|   SN | PROJECT                                                                                           | SECTOR    | IMPLEMENT ING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPAT ED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|---------------------------------------------------------------------------------------------------|-----------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-----------------------------------------|---------------------|--------------------------|
|  373 | ADDITIONAL DEVELOPMENT OF VASAI EAST FIELD                                                        | PETROLEUM | ONGC                   | 03/2014                         | 12/2018                                        | 12/2018                                           |                        2476.82 |                            2476.82 |                                    0    |                0    | 0                        |
|  374 | DEVELOPMENT OF WESTERN PERIPHERY OF MH SOUTH FIELD                                                | PETROLEUM | ONGC                   | 04/2012                         | 12/2014                                        | 05/2015                                           |                         600.17 |                             600.17 |                                  249.17 |                0    | 5                        |
|  375 | PIPELINE REPLACEMENT PROJECT-3                                                                    | PETROLEUM | ONGC                   | 04/2012                         | 05/2014                                        | 05/2015                                           |                        2547.26 |                            1417    |                                 1410.5  |              -44.37 | 12                       |
|  376 | DEVELOPMENT PLAN FOR LOWER PAYS IN NBP-14 BLOCK OF NBP FIELD (D-1)                                | PETROLEUM | ONGC                   | 10/2013                         | 10/2014                                        | 10/2015                                           |                         429.06 |                             429.06 |                                    0    |                0    | 12                       |
|  377 | IOR OF B-173A FIELD                                                                               | PETROLEUM | ONGC                   | 01/2012                         | 03/2014                                        | 04/2015                                           |                         352.49 |                             352.49 |                                  104.58 |                0    | 13                       |
|  378 | CONSTRUCTION OF 23 IMMEDIATE SUPPLY VESSELS (ISV)                                                 | PETROLEUM | ONGC                   | 11/2010                         | 08/2013                                        | 05/2015                                           |                         331.2  |                             269.1  |                                  190.04 |              -18.75 | 21                       |
|  379 | DEVELOPMENT OF WO-16 CLUSTER FIELDS                                                               | PETROLEUM | ONGC                   | 06/2010                         | 01/2014                                        | 12/2015                                           |                        2523    |                            2523    |                                 1019.79 |                0    | 23                       |
|  380 | REVAMP OF UNMANNED PLATFORMS PH-II IN MH AND NH ASSETS                                            | PETROLEUM | ONGC                   | 03/2013                         | 05/2016                                        | 04/2018                                           |                        2913.1  |                            2913.1  |                                    9.72 |                0    | 23                       |
|  381 | DEVELOPMENT OF SHALLOW WATER WELLS IN EASTERN OFFSHORE                                            | PETROLEUM | ONGC                   | 04/2013                         | 04/2015                                        | 05/2017                                           |                         284.82 |                             284.82 |                                    0    |                0    | 25                       |
|  382 | CONSTRUCTION OF ONE MULTIPURPOSE SUPPORT VESSEL (MSV)                                             | PETROLEUM | ONGC                   | 01/2010                         | 03/2013                                        | 06/2016                                           |                         723.64 |                             723.64 |                                    0    |                0    | 39                       |
|  383 | CONSTRUCTION OF 12 OFFSHORE SUPPLY VESSELS(OSV)                                                   | PETROLEUM | ONGC                   | 06/2007                         | 09/2011                                        | 12/2015                                           |                         736.65 |                             736.65 |                                  472.24 |                0    | 51                       |
|  384 | DEV OF G1 AND GS-15 (ONGCL)                                                                       | PETROLEUM | ONGC                   | 04/2003                         | 04/2006                                        | 06/2015                                           |                         429.82 |                            3955.21 |                                 3439.48 |              820.2  | 110                      |
|  385 | DEVELOPMENT OF CLUSTER-7 FIELDS                                                                   | PETROLEUM | ONGC                   | 03/2010                         | 03/2013                                        | 02/2015                                           |                        4550.4  |                            6638.94 |                                 2306.51 |               45.9  | N.A.                     |
|  386 | COMMON TR. SYS. ASSOCIATED WITH EAST COAST AND NCC POWER PROJECTS IN SRIKAKULAM AREA A.P. PART- C | POWER     | PGCIL                  | 03/2013                         | 06/2015                                        | 06/2015                                           |                         514.2  |                             514.2  |                                  102    |                0    | 0                        |
|  387 | COMMON SYS. ASSOCIATED WITH EAST COAST ENERGY PVT LTD AND NCC POWER PROJECTS LTD LTOA GEN PART- B | POWER     | PGCIL                  | 03/2013                         | 12/2015                                        | 12/2015                                           |                        2514.88 |                            2514.88 |                                  480.65 |                0    | 0                        |
|  388 | EASTERN REGION STRENGTHENING SCHEME -IX                                                           | POWER     | PGCIL                  | 02/2014                         | 02/2016                                        | 02/2016                                           |                         196.58 |                             196.58 |                                    0    |                0    | 0                        |
|  389 | NORTHERN REGION SYSTEM STRENGTHENING SCHEME-XXV                                                   | POWER     | PGCIL                  | 09/2013                         | 03/2016                                        | 03/2016                                           |                         680.69 |                             680.69 |                                  164.49 |                0    | 0                        |
|  390 | EASTERN REGION STRENGTHENING SCHEME-V                                                             | POWER     | PGCIL                  | 10/2013                         | 04/2016                                        | 04/2016                                           |                        1364.52 |                            1364.52 |                                  135.34 |                0    | 0                        |
|  391 | UNIFIED REAL TIME DYNAMIC STATE MEASUREMENT PHASE-I                                               | POWER     | PGCIL                  | 01/2014                         | 04/2016                                        | 04/2016                                           |                         374.63 |                             374.63 |                                    0    |                0    | 0                        |
|  392 | TRANSMISSION SYSTEM ASSOCIATED WITH MAUDA STAGE-II                                                | POWER     | PGCIL                  | 09/2013                         | 05/2016                                        | 05/2016                                           |                        1575.3  |                            1575.3  |                                  214.6  |                0    | 0                        |
|  393 | NORTHERN REGION SYSTEM STRENGTHENING SCHEME - XXX                                                 | POWER     | PGCIL                  | 02/2014                         | 06/2016                                        | 06/2016                                           |                         539.82 |                             539.82 |                                   14    |                0    | 0                        |
|  394 | NORTHERN REGION SYSTEM STRENGHENING SCHEME - XXXII                                                | POWER     | PGCIL                  | 02/2014                         | 06/2016                                        | 06/2016                                           |                         908.08 |                             908.08 |                                   20    |                0    | 0                        |

|   SN | PROJECT                                                                                              | SECTOR   | IMPLEMENT ING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPAT ED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) |   TIME OVERRUN$ (MONTHS) |
|------|------------------------------------------------------------------------------------------------------|----------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-----------------------------------------|---------------------|--------------------------|
|  395 | INSTALLATION OF BUS RECTOR AND ICT IN WESTERN REGION                                                 | POWER    | PGCIL                  | 05/2014                         | 07/2016                                        | 07/2016                                           |                         303.07 |                             303.07 |                                    1    |                   0 |                        0 |
|  396 | SYSTEM STRENGTHENING IN SOUTHERN REGION - XXII                                                       | POWER    | PGCIL                  | 02/2014                         | 08/2016                                        | 08/2016                                           |                         243.53 |                             243.53 |                                   44    |                   0 |                        0 |
|  397 | STATIC VAR COMPENSATORS (SVCS) IN NORTHERN REGION                                                    | POWER    | PGCIL                  | 05/2014                         | 08/2016                                        | 08/2016                                           |                         829.98 |                             829.98 |                                    0    |                   0 |                        0 |
|  398 | EASTERN REGION STRENGTHENING SCHEME-XII                                                              | POWER    | PGCIL                  | 05/2014                         | 11/2016                                        | 11/2016                                           |                         522.29 |                             522.29 |                                    0    |                   0 |                        0 |
|  399 | SYSTEM STRENGTHENING - XX IN SOUTHERN REGIONAL GRID                                                  | POWER    | PGCIL                  | 08/2014                         | 02/2017                                        | 02/2017                                           |                         288.49 |                             288.49 |                                    0    |                   0 |                        0 |
|  400 | TRANS. SYSTEM ASSOCIATED WITH LARA STPS-I (2X800) GEN. PROJECT OF NTPC                               | POWER    | PGCIL                  | 06/2014                         | 04/2017                                        | 04/2017                                           |                         400.47 |                             400.47 |                                    0    |                   0 |                        0 |
|  401 | SYSTEM STRENGTHENING IN SOUTHERN REGION - XXIII                                                      | POWER    | PGCIL                  | 01/2015                         | 07/2017                                        | 07/2017                                           |                         203.28 |                             203.28 |                                    0    |                   0 |                        0 |
|  402 | TRANSMISSION SYSTEM ASSOICATED WITH TEHRI PUMP STORAGE PLANT (PSP)                                   | POWER    | PGCIL                  | 01/2015                         | 10/2017                                        | 10/2017                                           |                         871.62 |                             871.62 |                                    0    |                   0 |                        0 |
|  403 | INSTALLATION OF STATCOMS IN WESTERN REGION                                                           | POWER    | PGCIL                  | 03/2015                         | 10/2017                                        | 10/2017                                           |                        1071.24 |                            1071.24 |                                    0    |                   0 |                        0 |
|  404 | SUB-STATION WORKS ASSOCIATED WITH SYSTEM STRENGTHENING IN SOUTHERN REGION FOR IMPORT OF POWER FROM E | POWER    | PGCIL                  | 11/2014                         | 11/2017                                        | 11/2017                                           |                         972.42 |                             972.42 |                                    0    |                   0 |                        0 |
|  405 | TRANS.SYSTEM STRENGTHENING IN WR-NR TRANSMISSION CORRIDOR FOR IPPS IN CHHATTISGARH                   | POWER    | PGCIL                  | 06/2014                         | 03/2018                                        | 03/2018                                           |                        5151.37 |                            5151.37 |                                  442    |                   0 |                        0 |
|  406 | TRANSMISSION SYSTEM ASSOCIATED WITH KISHENGANAGA HEP                                                 | POWER    | PGCIL                  | 01/2015                         | 03/2018                                        | 03/2018                                           |                         268.8  |                             268.8  |                                    0    |                   0 |                        0 |
|  407 | INTER-REGIONAL SYSTEM STRENGTHENING SCHEME IN WR AND NR (PART-B)                                     | POWER    | PGCIL                  | 12/2014                         | 04/2018                                        | 04/2018                                           |                        6517.36 |                            6517.36 |                                    0    |                   0 |                        0 |
|  408 | ESTABLISHMENT OF FIBER OPTIC COMMUNICATION SYSTEM IN NR UNDER FIBER OPTIC EXPANSION PROJECT          | POWER    | PGCIL                  | 03/2015                         | 04/2018                                        | 04/2018                                           |                         197.4  |                             197.4  |                                    0    |                   0 |                        0 |
|  409 | WARDHA-HYDERABAD 765 KV LINK                                                                         | POWER    | PGCIL                  | 01/2015                         | 05/2018                                        | 05/2018                                           |                        3662.02 |                            3662.02 |                                    0    |                   0 |                        0 |
|  410 | NORTHERN REGION SYSTEM STRENGTHENING SCHEME-XXVIII                                                   | POWER    | PGCIL                  | 09/2012                         | 04/2015                                        | 05/2015                                           |                         524.4  |                             524.4  |                                  171.92 |                   0 |                        1 |
|  411 | NORTHERN REGION SYSTEM STRENGTHENING SCHEME-XXVI                                                     | POWER    | PGCIL                  | 09/2012                         | 03/2015                                        | 05/2015                                           |                         803.34 |                             803.34 |                                  544.89 |                   0 |                        2 |
|  412 | AUGMENTATION OF TRANSFORMERS IN NORTHERN REGION - PART B                                             | POWER    | PGCIL                  | 03/2014                         | 03/2016                                        | 05/2016                                           |                         155.57 |                             155.57 |                                    0    |                   0 |                        2 |
|  413 | TRANSMISSION SYSTEM ASSOCIATED WITH KRISHNAPATNAM UMPP-PART B                                        | POWER    | PGCIL                  | 02/2012                         | 10/2014                                        | 04/2015                                           |                        1927.16 |                            1927.16 |                                 1462.27 |                   0 |                        6 |

|   SN | PROJECT                                                                                             | SECTOR   | IMPLEMENT ING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPAT ED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) |   TIME OVERRUN$ (MONTHS) |
|------|-----------------------------------------------------------------------------------------------------|----------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-----------------------------------------|---------------------|--------------------------|
|  414 | COMMON SYSTEM ASSOCIATED WITH EAST COAST ENERGY PVT. LTD. AND NCC POWER PROJECTS LTD. LTOA GENERATI | POWER    | PGCIL                  | 06/2012                         | 06/2015                                        | 12/2015                                           |                        1909.24 |                            1909.24 |                                  664.43 |                0    |                        6 |
|  415 | SYSTEM STRENGTHENING-XVIII IN SOUTHERN REGION GRID                                                  | POWER    | PGCIL                  | 06/2012                         | 11/2014                                        | 06/2015                                           |                        1263.26 |                            1263.26 |                                 1006.48 |                0    |                        7 |
|  416 | TR. SYS. FOR PHASE-I PROJ. IN JHARKHAN AND WEST BENGAL PART-B                                       | POWER    | PGCIL                  | 02/2012                         | 10/2014                                        | 06/2015                                           |                        3201.44 |                            3201.44 |                                 2195.41 |                0    |                        8 |
|  417 | SYSTEM STRENGTHENING - XVII IN SOUTHERN REGIONAL GRID                                               | POWER    | PGCIL                  | 09/2012                         | 03/2015                                        | 12/2015                                           |                        1508.74 |                            1508.74 |                                  627.18 |                0    |                        9 |
|  418 | TR SYSTEM FOR PHASE-I GENERATION PROJECTS IN JHARKHAND AND WEST BENGAL-PART-A2                      | POWER    | PGCIL                  | 12/2011                         | 08/2014                                        | 06/2015                                           |                        2422.66 |                            2422.66 |                                 1801.76 |                0    |                       10 |
|  419 | SYTEM STRENGTHENING OF SOUTHERN REGION - XIV                                                        | POWER    | PGCIL                  | 12/2011                         | 08/2014                                        | 06/2015                                           |                         297.33 |                             346.79 |                                  262.57 |               16.63 |                       10 |
|  420 | NORTHERN REGION SYSTEM STRENGTHENING SCHEME-XXIV                                                    | POWER    | PGCIL                  | 11/2011                         | 11/2014                                        | 12/2015                                           |                         723.63 |                             723.63 |                                  478.22 |                0    |                       13 |
|  421 | TRANSMISSION SYSTEM FOR PHASE-I GEN.PROJ.IN ORISSA PART-C                                           | POWER    | PGCIL                  | 03/2011                         | 03/2014                                        | 06/2015                                           |                        2569.25 |                            3105.51 |                                 2729.47 |               20.87 |                       15 |
|  422 | SYTEM STRENGTHENING XIII OF SR GRID                                                                 | POWER    | PGCIL                  | 10/2011                         | 06/2014                                        | 09/2015                                           |                         487.49 |                             487.49 |                                  336.42 |                0    |                       15 |
|  423 | TRANSMISSION SYSTEM FOR IPP GENERATION PROJECTS IN MP AND CHATTISGARH                               | POWER    | PGCIL                  | 09/2011                         | 12/2013                                        | 04/2015                                           |                        1366.34 |                            1606.38 |                                 1268.66 |               17.57 |                       16 |
|  424 | TRANSMISSION SYSTEM FOR TRANSFER OF POWER FROM GEN.PROJ IN SIKKIM TO NR/WR PART-B                   | POWER    | PGCIL                  | 03/2011                         | 11/2013                                        | 06/2015                                           |                        1585.12 |                            1585.12 |                                 1407.46 |                0    |                       19 |
|  425 | ESTABLISHMENT OF FIBER OPTIC COMMUNICATION SYSTEM IN NORTHERN REGION                                | POWER    | PGCIL                  | 03/2012                         | 09/2014                                        | 06/2016                                           |                         198.63 |                             198.63 |                                   16    |                0    |                       21 |
|  426 | TRANSMISSION SYSTEM FOR TRANSFER OF POWER FROM GEN.PROJ IN SIKKIM TO NR/WR PART-A                   | POWER    | PGCIL                  | 05/2010                         | 01/2013                                        | 06/2015                                           |                         250.03 |                             250.03 |                                  105.1  |                0    |                       29 |
|  427 | NORTHERN REGION SYSTEM STRENGHENING SCHEME XVI                                                      | POWER    | PGCIL                  | 07/2010                         | 07/2013                                        | 12/2015                                           |                         752.64 |                             752.64 |                                  473.82 |                0    |                       29 |
|  428 | NORTH- EAST NORTH WESTERN INTERCONNECTOR I PROJECT                                                  | POWER    | PGCIL                  | 02/2009                         | 08/2013                                        | 03/2016                                           |                       11130.2  |                           11130.2  |                                10130.8  |                0    |                       31 |
|  429 | TRANSMISSION SYSTEM OF VINDHUACHAL - IV AND RIHAND -III GEN. PROJ.                                  | POWER    | PGCIL                  | 03/2010                         | 11/2012                                        | 07/2015                                           |                        4672.99 |                            4672.99 |                                 3607.97 |                0    |                       32 |
|  430 | NORTHERN REGION SYSTEM STRENGTHENING SCHEME-XXI                                                     | POWER    | PGCIL                  | 08/2010                         | 04/2013                                        | 03/2016                                           |                        1677.57 |                            1677.57 |                                 1170.02 |                0    |                       35 |
|  431 | NORTHERN REGION TRANSMISSION STRENGTHENING SCHEME                                                   | POWER    | PGCIL                  | 03/2010                         | 11/2012                                        | 12/2015                                           |                         965.58 |                             965.58 |                                  719.74 |                0    |                       37 |

|   SN | PROJECT                                                                                                | SECTOR   | IMPLEMENT ING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPAT ED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|--------------------------------------------------------------------------------------------------------|----------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-----------------------------------------|---------------------|--------------------------|
|  432 | TRANS. SYSTEM ASSOCIATED WITH PALLATANA GBPP and BPTS.                                                 | POWER    | PGCIL                  | 02/2010                         | 12/2012                                        | 03/2016                                           |                        2144    |                            2144    |                                 2036    |                0    | 39                       |
|  433 | EASTERN REGION STRENGTHENING SCHEME-III                                                                | POWER    | PGCIL                  | 07/2010                         | 11/2012                                        | 03/2016                                           |                        1272.8  |                            1272.8  |                                  965.23 |                0    | 40                       |
|  434 | TR. SYSTEM ASSOCIATED WITH MUNDRA ULTRA MEGA POWER PROJECT                                             | POWER    | PGCIL                  | 10/2008                         | 10/2012                                        | 03/2016                                           |                        4824.12 |                            4824.12 |                                 4041.48 |                0    | 41                       |
|  435 | SYSTEM STRENGTHENING IN NR FOR SASAN AND MUNDRA (UMPP)                                                 | POWER    | PGCIL                  | 12/2009                         | 08/2012                                        | 03/2016                                           |                        1216.83 |                            1216.83 |                                 1045.29 |                0    | 43                       |
|  436 | NORTHERN REGION SYSTEM STRENGHTENING SCHEME-XIX                                                        | POWER    | PGCIL                  | 02/2009                         | 02/2012                                        | 03/2016                                           |                         410.29 |                             410.29 |                                  313.27 |                0    | 49                       |
|  437 | NORTHERN REGION SYSTEM STRENGHTENING SCHEME-XVIII                                                      | POWER    | PGCIL                  | 02/2009                         | 11/2011                                        | 03/2016                                           |                         509.66 |                             509.66 |                                  458.76 |                0    | 52                       |
|  438 | SYSTEM STRENGTHENING -XII OF SR                                                                        | POWER    | PGCIL                  | 02/2010                         | 06/2012                                        | N.A.                                              |                         232.34 |                             232.34 |                                  192.79 |                0    | N.A.                     |
|  439 | PANVEL PEN DOUBLING                                                                                    | RAILWAYS | CR                     | 04/2006                         | N.A.                                           | 01/2015                                           |                          96.16 |                             260.16 |                                  240.21 |              170.55 | N.A.                     |
|  440 | PEN ROHA DOUBLING                                                                                      | RAILWAYS | CR                     | 04/2007                         | N.A.                                           | 03/2015                                           |                          98.74 |                             203    |                                  227.84 |              105.59 | N.A.                     |
|  441 | GAYA-CHATRA (NL)                                                                                       | RAILWAYS | ECOR                   | 04/2008                         | N.A.                                           | N.A.                                              |                         415.67 |                             415.67 |                                   13.98 |                0    | N.A.                     |
|  442 | PLASSEY-JIAGANJ DOUBLING                                                                               | RAILWAYS | ER                     | 04/2011                         | 03/2015                                        | 03/2015                                           |                         248.07 |                             248.07 |                                   29.1  |                0    | 0                        |
|  443 | PRINCEPGHAT-MAJERHAT DOUBLING OF CIRCULAR RAILWAY                                                      | RAILWAYS | ER                     | 04/2011                         | 03/2017                                        | 03/2017                                           |                         299.6  |                             299.6  |                                    1.1  |                0    | 0                        |
|  444 | KATWA-PATULI DOUBLING WITH NEW MM FOR AHMEDPUR-KATWA GC                                                | RAILWAYS | ER                     | 04/2010                         | 03/2017                                        | 03/2017                                           |                         423.66 |                             423.66 |                                  263.01 |                0    | 0                        |
|  445 | LILUAH-DANKUNI 3RD LINE, MM FOR DANKUNI-JONGALPARA-FURFURA SHARIF NL                                   | RAILWAYS | ER                     | 04/2009                         | 03/2014                                        | 03/2014                                           |                         257.42 |                             257.42 |                                   67.97 |                0    | N.A.                     |
|  446 | NEW ALIPUR TO AKRA, MM FOR BUDGE BUDGE-PUJALI NL, PUJALI- ULUBERIA(BIRSHIVPUR) AND PUJALI- BAHRAHAT NL | RAILWAYS | ER                     | 04/2010                         | N.A.                                           | N.A.                                              |                         494.54 |                             494.54 |                                   31.2  |                0    | N.A.                     |
|  447 | SONARPUR-CANNING WITH NEW MM FOR KALIKAPUR-MINAKHAN VIA GHATAKPUR NL                                   | RAILWAYS | ER                     | 04/2000                         | N.A.                                           | N.A.                                              |                         297.47 |                             297.47 |                                   51.82 |                0    | N.A.                     |
|  448 | CHANDPARA-BANGAON DOUBLING WITH EXENSION TO CHANDBAZAR AND NEW MM FOR BONGAON-PORAMAHESHTALA & CHAND   | RAILWAYS | ER                     | 04/2003                         | N.A.                                           | N.A.                                              |                         337.96 |                             337.96 |                                   61.36 |                0    | N.A.                     |
|  449 | MAGRAHAT-DIAMOND HARBOUR WITH MM SANGRAMPUR-KRISHANCHANDPUR AND DIAMOND HATBOUR - BAHRAHAT-KULPI NL    | RAILWAYS | ER                     | 04/2009                         | N.A.                                           | N.A.                                              |                         493.96 |                             493.96 |                                  121.27 |                0    | N.A.                     |
|  450 | SANTOSHPUR-REMOUNT ROAD VIA GARDEN REACH- METIABRUZE                                                   | RAILWAYS | ER                     | 04/2010                         | N.A.                                           | N.A.                                              |                         268.52 |                             268.52 |                                   78.81 |                0    | N.A.                     |

|   SN | PROJECT                                                                                               | SECTOR   | IMPLEMENT ING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPAT ED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|-------------------------------------------------------------------------------------------------------|----------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-----------------------------------------|---------------------|--------------------------|
|  451 | HOWRAH-DEVELOPMENT OF STATION INCLUDING SEGRAGATION OF AARIVAL/DEPARTURE AND OTHER AMENITIES          | RAILWAYS | ER                     | 04/2011                         | N.A.                                           | N.A.                                              |                         166.89 |                             166.89 |                                    0.02 |                   0 | N.A.                     |
|  452 | KALINARAYANPUR-SHANTIPUR DOUBLING WITH NEW MM FOR RANAGHAT- DUTTAPHULIA NEW LINE                      | RAILWAYS | ER                     | 04/2010                         | N.A.                                           | N.A.                                              |                         174.56 |                             174.56 |                                   63.08 |                   0 | N.A.                     |
|  453 | SONDALIA-CHAMPAPUKUR DOUBLING WITH NEW MM FOR BIRA-CHAKIA NL                                          | RAILWAYS | ER                     | 04/2010                         | N.A.                                           | N.A.                                              |                         277.28 |                             277.28 |                                   67.82 |                   0 | N.A.                     |
|  454 | DANKUNI-CHANDANPUR 4TH LINE, 1ST PHASE OF DANKUNI-SHAKTIGARH 4TH LINE WITH MM BARUIPARA FURFURA NL    | RAILWAYS | ER                     | 04/2010                         | N.A.                                           | N.A.                                              |                         296.44 |                             296.44 |                                    4.55 |                   0 | N.A.                     |
|  455 | HOWRAH DIVISION- PLATFORM SHELTER (40 C CATEGORY STATIONS)                                            | RAILWAYS | ER                     | 04/2010                         | N.A.                                           | N.A.                                              |                         157.94 |                             157.94 |                                   43.34 |                   0 | N.A.                     |
|  456 | BARIARPIUR-MANANPURVIA KHARAGPUER, LACHIMPUR-BARAHAT                                                  | RAILWAYS | ER                     | 04/2007                         | N.A.                                           | N.A.                                              |                         450.55 |                             450.55 |                                   13.53 |                   0 | N.A.                     |
|  457 | TARAKESHWAR-MAGRA NEW BG LINE                                                                         | RAILWAYS | ER                     | 04/2010                         | N.A.                                           | N.A.                                              |                         365.17 |                             365.17 |                                    1.35 |                   0 | N.A.                     |
|  458 | HANSDIHA-GODDA NL                                                                                     | RAILWAYS | ER                     | 04/2011                         | N.A.                                           | N.A.                                              |                         267.09 |                             267.09 |                                    1.5  |                   0 | N.A.                     |
|  459 | SAINTHIA-TARAPITH 3RD LINE                                                                            | RAILWAYS | ER                     | 04/2011                         | N.A.                                           | N.A.                                              |                         193.44 |                             193.44 |                                   53.01 |                   0 | N.A.                     |
|  460 | BOINCHI-SHAKTIGARH 3RD LINE                                                                           | RAILWAYS | ER                     | 04/2011                         | N.A.                                           | N.A.                                              |                         175.8  |                             175.8  |                                    1.46 |                   0 | N.A.                     |
|  461 | SULTANGANJ-KATURIA VIA ASARGANJ, TARAPUR AND BELHAR                                                   | RAILWAYS | ER                     | 04/2007                         | N.A.                                           | N.A.                                              |                         450    |                             450    |                                    7.91 |                   0 | N.A.                     |
|  462 | HANSNABAD-HINGALGANJ NEW BG LINE                                                                      | RAILWAYS | ER                     | 04/2010                         | N.A.                                           | N.A.                                              |                         172.03 |                             172.03 |                                    5.86 |                   0 | N.A.                     |
|  463 | PIRPAINTI-JASIDIH                                                                                     | RAILWAYS | ER                     | 04/2013                         | N.A.                                           | N.A.                                              |                         915.98 |                             915.98 |                                    0.09 |                   0 | N.A.                     |
|  464 | BANDEL-BOINCHI 3RD LINE                                                                               | RAILWAYS | ER                     | 04/2011                         | N.A.                                           | N.A.                                              |                         288.35 |                             288.35 |                                    9.6  |                   0 | N.A.                     |
|  465 | PIRPAINTI-BHAGALPUR                                                                                   | RAILWAYS | ER                     | 04/2011                         | N.A.                                           | N.A.                                              |                         261.38 |                             261.38 |                                   21.21 |                   0 | N.A.                     |
|  466 | HABRA-CHANDPARA, MM FOR MACHALANDPUR-SWARUPNAGAR NL                                                   | RAILWAYS | ER                     | 04/2000                         | N.A.                                           | N.A.                                              |                         157.17 |                             157.17 |                                   76.9  |                   0 | N.A.                     |
|  467 | KALINARAYANPUR-KRISHNANAGAR DOUBLING ALONGWITH KRISHNANAGAR - CHAPRA NEW LINE AND NAIHATI-RANAGHAT 3  | RAILWAYS | ER                     | 04/2001                         | N.A.                                           | N.A.                                              |                         923.52 |                             923.52 |                                  208.1  |                   0 | N.A.                     |
|  468 | CHINPAI-SAINTHIA DOUBLING, MM FOR PRANTI-SURI, CHOWRIGACHA-SAINTHIA VIA KANDI NL                      | RAILWAYS | ER                     | 04/2005                         | N.A.                                           | N.A.                                              |                         595.91 |                             595.91 |                                   89.6  |                   0 | N.A.                     |
|  469 | LAKSHMIKANTAPUR-NAMKHANA SUBSEQUENTLY MM FOR NAMKHANA- CHANDRANAGAR, KAKDWIP-BUDAKHALI AND CHANDRANAG | RAILWAYS | ER                     | 04/1987                         | N.A.                                           | N.A.                                              |                         406.99 |                             406.99 |                                  141.55 |                   0 | N.A.                     |
|  470 | MONIGRAM- NIMTITA                                                                                     | RAILWAYS | ER                     | 04/2012                         | N.A.                                           | N.A.                                              |                         250.93 |                             250.93 |                                    0.14 |                   0 | N.A.                     |
|  471 | DEOGHAR - SULTANGANJ (INL), ER                                                                        | RAILWAYS | ER                     | 04/2000                         | 12/2012                                        | N.A.                                              |                         607.09 |                             607.09 |                                  561.14 |                   0 | N.A.                     |

|   SN | PROJECT                                                                                              | SECTOR   | IMPLEMENT ING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPAT ED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|------------------------------------------------------------------------------------------------------|----------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-----------------------------------------|---------------------|--------------------------|
|  472 | DHOLPUR-SIRMUTTRA WITH EXTENSION TO GANGAPURCITY AND MOHARI-TANTPUR & TANPUR-BANSI PAHARPUR          | RAILWAYS | NCR                    | 04/2010                         | 02/2019                                        | 02/2019                                           |                         622.41 |                            2030.5  |                                    3.61 |              226.23 | 0                        |
|  473 | GWALIOR-SEOPURKALA WITH EXTENSION TO KOTA (GC)                                                       | RAILWAYS | NCR                    | 04/2011                         | 02/2020                                        | 02/2020                                           |                        1176.09 |                            3845.6  |                                    2.33 |              226.98 | 0                        |
|  474 | GUNA-ETAWAH VIA SHIVPURI-GWALIOR - BHIND NL, (NCR)                                                   | RAILWAYS | NCR                    | 04/1986                         | 03/1994                                        | 03/2015                                           |                         158.77 |                             608.02 |                                  602.1  |              282.96 | 252                      |
|  475 | KAPTANGANJ-THAWE-SIWAN-CHHAPRA GC (NER)                                                              | RAILWAYS | NER                    | 04/1999                         | N.A.                                           | 03/2016                                           |                         744.71 |                             744.71 |                                  576.86 |                0    | N.A.                     |
|  476 | HATHUA-BHATNI (N L) (NER)                                                                            | RAILWAYS | NER                    | 04/2005                         | N.A.                                           | N.A.                                              |                         230.03 |                             230.03 |                                  172.58 |                0    | N.A.                     |
|  477 | CHHITAUNI TAMKUHI ROAD KUSHINAGAR GOPALGANJ UP                                                       | RAILWAYS | NER                    | 03/2007                         | N.A.                                           | N.A.                                              |                         243.78 |                             243.78 |                                   30.05 |                0    | N.A.                     |
|  478 | CHHAPRA-BALLIA UP                                                                                    | RAILWAYS | NER                    | 03/2013                         | N.A.                                           | N.A.                                              |                         295    |                             494.92 |                                    4.22 |               67.77 | N.A.                     |
|  479 | NEW MAYNAGURI TO JOGIGHOPA VIA CHANGRABANDHA (NL),NEFR                                               | RAILWAYS | NFR                    | 04/2000                         | 12/2008                                        | 03/2018                                           |                         733    |                            2531.34 |                                 1732.43 |              245.34 | 111                      |
|  480 | NEW BG LINE FROM JAGBANI TO BIRATNAGAR                                                               | RAILWAYS | NFR                    | 04/2010                         | N.A.                                           | 03/2017                                           |                         241.52 |                             394.28 |                                  233.46 |               63.25 | N.A.                     |
|  481 | NEW BG LINE FROM BALURGHAT TO HILLY NFR                                                              | RAILWAYS | NFR                    | 04/2010                         | N.A.                                           | 03/2018                                           |                         242.22 |                             679.57 |                                   40.41 |              180.56 | N.A.                     |
|  482 | MURKONGSELEK-PASIGHAT NL                                                                             | RAILWAYS | NFR                    | 04/2011                         | N.A.                                           | 03/2018                                           |                         165.82 |                             435.58 |                                    0.56 |              162.68 | N.A.                     |
|  483 | NEW JALPAIGURI-SILIGURI-NEW BONGAIGAON INCLUDING BR. LINE AND MM FOR CHALSA-NAXAL& RAJABHATKHOWA-JAI | RAILWAYS | NFR                    | 04/1999                         | N.A.                                           | 03/2018                                           |                         523.17 |                            1653.55 |                                 1040.11 |              216.06 | N.A.                     |
|  484 | NEW BONGAIGAON-RANGIA-KAMAKGHYA DOUBLING                                                             | RAILWAYS | NFR                    | 04/2013                         | N.A.                                           | 03/2019                                           |                        1798    |                            1887.9  |                                    0    |                5    | N.A.                     |
|  485 | ALUABARI ROAD SILIGURI JUNCTION VIA GALGALIA, NEFR                                                   | RAILWAYS | NFR                    | 12/2006                         | 03/2011                                        | N.A.                                              |                         170    |                             485    |                                  417.7  |              185.29 | N.A.                     |
|  486 | YAMUNANAGAR-CHANDIGARH VIA SADHAURA NARAYANGARH                                                      | RAILWAYS | NR                     | 04/2013                         | N.A.                                           | N.A.                                              |                         876    |                             876    |                                    0    |                0    | N.A.                     |
|  487 | CHANDIGARH-BADDI NL                                                                                  | RAILWAYS | NR                     | 04/2007                         | N.A.                                           | N.A.                                              |                         328.14 |                             328.14 |                                    0.3  |                0    | N.A.                     |
|  488 | DELHI-SOHNA-NUH-FIROZPUR-JHIRKA- ALWAR                                                               | RAILWAYS | NR                     | 04/2013                         | N.A.                                           | N.A.                                              |                        1239    |                            1239    |                                    0    |                0    | N.A.                     |
|  489 | DEOBAND (MUZAFFARNAGAR)- ROORKEE NL                                                                  | RAILWAYS | NR                     | 04/2007                         | N.A.                                           | N.A.                                              |                         336.91 |                             336.91 |                                  144.05 |                0    | N.A.                     |
|  490 | AMBALA CANTT-DHAPPER PH-1 WITH NEW MM OF DHAPPER-CHANDIGARH                                          | RAILWAYS | NR                     | 04/2010                         | N.A.                                           | N.A.                                              |                         338.54 |                             338.54 |                                  129.14 |                0    | N.A.                     |
|  491 | JAKHAL-MANSA DOUBLING ON SPR SECTION                                                                 | RAILWAYS | NR                     | 04/2008                         | N.A.                                           | N.A.                                              |                         162.96 |                             162.96 |                                  143.62 |                0    | N.A.                     |
|  492 | NANGALDAM-TALWARA(NL),NR                                                                             | RAILWAYS | NR                     | 03/1981                         | 07/2012                                        | N.A.                                              |                         450    |                            2100    |                                  391.95 |              366.67 | N.A.                     |

| SN    | PROJECT                                          | SECTOR   | IMPLEMENT ING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPAT ED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|-------|--------------------------------------------------|----------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-----------------------------------------|---------------------|--------------------------|
| 493   | JALANDHAR-PATHANKOT-JAMMU-TAWI (LD),NR           | RAILWAYS | NR                     | 03/2002                         | 06/2007                                        | N.A.                                              |                         625.3  |                             847.75 |                                  835.14 |               35.57 | N.A.                     |
| 494   | RATLAM-DUNGARPUR VIA BANSWARA (NL)               | RAILWAYS | NWR                    | 04/2011                         | N.A.                                           | N.A.                                              |                        2082.75 |                            3500    |                                   49.6  |               68.05 | N.A.                     |
| 495   | MUNEERABAD-MAHABOOBNAGAR(NL),SCR                 | RAILWAYS | SCR                    | 04/1997                         | N.A.                                           | 03/2015                                           |                         218.24 |                             645    |                                  309.19 |              195.55 | N.A.                     |
| 496   | KONDAPALLI-PENUBALLI                             | RAILWAYS | SCR                    | 04/2013                         | N.A.                                           | N.A.                                              |                         723    |                             723    |                                    0    |                0    | N.A.                     |
| 497 # | KAZIPET-VIJAYAWADA 3RD LINE WITH ELECTRIFICATION | RAILWAYS | SCR                    | 04/2012                         | N.A.                                           | N.A.                                              |                        1054.35 |                            1054.35 |                                    7.96 |                0    | N.A.                     |
| 498   | AKOLA-KHANDWA GC AKOLA-AKOT                      | RAILWAYS | SCR                    | 04/2008                         | N.A.                                           | N.A.                                              |                         184.26 |                            2000    |                                   17.32 |              985.42 | N.A.                     |
| 499   | BHADRACHALAM-KOVVUR                              | RAILWAYS | SCR                    | 04/2012                         | N.A.                                           | N.A.                                              |                         923.23 |                             923.23 |                                    1.01 |                0    | N.A.                     |
| 500   | BHADRACHALAM ROAD-SATTUPALLI                     | RAILWAYS | SCR                    | 04/2010                         | N.A.                                           | N.A.                                              |                         337.49 |                             337.49 |                                    0.21 |                0    | N.A.                     |
| 501   | KADAPA-BANGALORE (NL), KADAPA- PENDLIMARRI PH-I  | RAILWAYS | SCR                    | 04/2008                         | N.A.                                           | N.A.                                              |                        2050    |                            2050    |                                  194.45 |                0    | N.A.                     |
| 502   | GADWAL - RAICHUR (NL), SCR                       | RAILWAYS | SCR                    | 04/1998                         | 02/2011                                        | N.A.                                              |                          92.63 |                             270    |                                  301.84 |              191.48 | N.A.                     |
| 503   | JAGGAYYAPET - MELLACHERUVU                       | RAILWAYS | SCR                    | 04/2007                         | 01/1999                                        | N.A.                                              |                         313.24 |                             313.24 |                                  230.62 |                0    | N.A.                     |
| 504 # | GONDIA-JABALPUR(GC),(SECR)                       | RAILWAYS | SECR                   | 02/1997                         | 03/1998                                        | 12/2019                                           |                         386.3  |                            1544.4  |                                  590.26 |              299.79 | 261                      |
| 505   | DIGHA-JALESWAR INCLUDING MM FOR DIGHA-EGRA       | RAILWAYS | SER                    | 04/2010                         | N.A.                                           | 12/2019                                           |                         553.63 |                            1009    |                                    7.5  |               82.25 | N.A.                     |
| 506   | MM FROM BURAMARA-CHAKULIA                        | RAILWAYS | SER                    | 04/2008                         | 01/1999                                        | N.A.                                              |                         466.48 |                             800    |                                    0.83 |               71.5  | N.A.                     |
| 507   | CALICUT-MANGALORE (DL) (SR)                      | RAILWAYS | SR                     | 02/1996                         | N.A.                                           | 02/2012                                           |                         240    |                             579.37 |                                  599.4  |              141.4  | N.A.                     |
| 508   | CHENNAI-CUDDALORE VIA MAMALLAPURAM               | RAILWAYS | SR                     | 04/2008                         | N.A.                                           | N.A.                                              |                         523.52 |                            1200    |                                    2.07 |              129.22 | N.A.                     |
| 509 # | VILLUPURAM-DINDIGUL WITH ELECTRIFICATION         | RAILWAYS | SR                     | 04/2008                         | N.A.                                           | N.A.                                              |                         822.39 |                            1280.83 |                                 1031.83 |               55.74 | N.A.                     |
| 510   | KURUPPANTHARA-CHINGAVANAM                        | RAILWAYS | SR                     | 04/2007                         | N.A.                                           | N.A.                                              |                         270.14 |                             346.15 |                                   14.82 |               28.14 | N.A.                     |
| 511   | MADURAI-TUTICORIN VIA ARUPPUKKOTTAI              | RAILWAYS | SR                     | 04/2011                         | N.A.                                           | N.A.                                              |                         601.43 |                             800    |                                    0.69 |               33.02 | N.A.                     |
| 512   | QUILON-TIRUNELVELI-TENKASI- VIRUDHUNAGAR(SR)(GC) | RAILWAYS | SR                     | 03/1998                         | N.A.                                           | N.A.                                              |                         280    |                            1122    |                                  889.95 |              300.71 | N.A.                     |
| 513   | SRINIVASA-PURA-MADANAPALLI NL                    | RAILWAYS | SWR                    | 04/2013                         | N.A.                                           | N.A.                                              |                         296    |                             466.65 |                                    0.02 |               57.65 | N.A.                     |
| 514   | RAYADURGA-TUMKUR NL                              | RAILWAYS | SWR                    | 04/2007                         | N.A.                                           | N.A.                                              |                         970.34 |                            1743    |                                  336.05 |               79.63 | N.A.                     |
| 515 # | LALITPUR-SATNA-REWA-SINGRULI NL, (NCR)           | RAILWAYS | WCR                    | 09/1998                         | 05/2008                                        | N.A.                                              |                         247.66 |                            1630.97 |                                  488.76 |              558.55 | N.A.                     |
| 516   | VIRAMGAM-BHILDI(WR),GC                           | RAILWAYS | WR                     | 04/1990                         | N.A.                                           | N.A.                                              |                         155.66 |                             548.01 |                                  201.26 |              252.06 | N.A.                     |
| 517   | CHOTTAUDEPUR-DHAR(NL)                            | RAILWAYS | WR                     | 04/2007                         | N.A.                                           | N.A.                                              |                        1347.26 |                            1347.26 |                                  164.55 |                0    | N.A.                     |
| 518   | DAHOD-INDORE VIA SARDARPUR, JHABUA AND DHAR (NL) | RAILWAYS | WR                     | 04/2007                         | N.A.                                           | N.A.                                              |                        1640.04 |                            1640.04 |                                  187.84 |                0    | N.A.                     |

|   SN | PROJECT                                                     | SECTOR                      | IMPLEMENT ING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPAT ED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|-------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-----------------------------------------|---------------------|--------------------------|
|  519 | DELHI AGRA APPROVED LENGTH 180.0 KM                         | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 10/2012                         | 04/2015                                        | 04/2015                                           |                        1928.22 |                            1928.22 |                                    0    |                   0 | 0                        |
|  520 | RANCHI-RARGA-JAMSETHPUR                                     | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2012                         | 06/2015                                        | 06/2015                                           |                        1479    |                            1479    |                                    0    |                   0 | 0                        |
|  521 | FOUR LANING OF ORISSA CHATTISHGARH BORDER                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2013                         | 08/2015                                        | 08/2015                                           |                        1232    |                            1232    |                                    0    |                   0 | 0                        |
|  522 | 2-LANING OF KRISHNAGIRI-TINDIVANAM (APPROVED LENHTH 170 KM) | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2012                         | 04/2014                                        | 07/2015                                           |                         624    |                             624    |                                  333.72 |                   0 | 15                       |
|  523 | PANVEL-INDAPUR                                              | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2011                         | 06/2014                                        | 12/2015                                           |                         942.69 |                             942.69 |                                  286.8  |                   0 | 18                       |
|  524 | SURAT- DAHISAR(SIX LANE) KM 263 TO KM 502                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2009                         | 08/2011                                        | 08/2011                                           |                        1693.75 |                            1693.75 |                                 2762    |                   0 | N.A.                     |
|  525 | 4 LANING OF NAGPUR-BETUL                                    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2011                         | 08/2014                                        | N.A.                                              |                        2498.76 |                            2498.76 |                                    0    |                   0 | N.A.                     |
|  526 | SIX LANING OF CHANDIKHOL-JAGATPUR- BHUBANESWAR              | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2011                         | 06/2014                                        | N.A.                                              |                        1047    |                            1047    |                                    0    |                   0 | N.A.                     |
|  527 | VARANASI-AURANGABAD KM.786 TO KM.978.40                     | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 09/2011                         | 03/2014                                        | N.A.                                              |                        2848    |                            2848    |                                    0    |                   0 | N.A.                     |
|  528 | 4-LANING OF FARAKA-RAIGANJ                                  | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2011                         | 08/2013                                        | N.A.                                              |                        1078.84 |                            1078.84 |                                    0    |                   0 | N.A.                     |

| SN   | PROJECT                                                        | SECTOR                      | IMPLEMENT ING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPAT ED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|------|----------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-----------------------------------------|---------------------|--------------------------|
| 529  | 4-LANING OF BRAHAMPORE-FARAKA                                  | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2011                         | 08/2013                                        | N.A.                                              | 998.79                         | 998.79                             | 0.00                                    | 0.00                | N.A.                     |
| 530  | 4-LANING OF RAIGANJ-DALKOLA                                    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2011                         | 08/2013                                        | N.A.                                              | 580.43                         | 580.43                             | 0.00                                    | 0.00                | N.A.                     |
| 531  | MUZAFFARNAGAR-HARIDWAR                                         | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 09/2011                         | 03/2013                                        | N.A.                                              | 754.00                         | 754.00                             | 0.00                                    | 0.00                | N.A.                     |
| 532  | DHOLPUR - MORENA SECTION (INCLUDING CHAMBOL BRIDGE) NH-3       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 09/2010                                        | N.A.                                              | 232.45                         | 232.45                             | 0.00                                    | 0.00                | N.A.                     |
| 533  | GWALIOR-JHANSI, NH-75                                          | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 12/2009                                        | N.A.                                              | 604.00                         | 604.00                             | 0.00                                    | 0.00                | N.A.                     |
| 534  | AUGMENTATION OF IRON ORE STORAGE IN RMHP                       | STEEL                       | RINL                   | 07/2007                         | 09/2009                                        | 06/2015                                           | 480.00                         | 450.00                             | 375.17                                  | -6.25               | 69                       |
| 535  | ERP IMPLEMENTATION IN BSNL ON TURNKEY BASIS                    | TELECOMMUN ICATIONS         | BSNL                   | 10/2009                         | 10/2010                                        | 09/2015                                           | 384.00                         | 384.00                             | 54.97                                   | 0.00                | 59                       |
| 536  | EXECUTION OF TELECOM NETWORK REQUIREMENT OF DEFENCE FORCES     | TELECOMMUN ICATIONS         | BSNL                   | 05/2006                         | 03/2009                                        | N.A.                                              | 1077.00                        | 1077.00                            | 0.00                                    | 0.00                | N.A.                     |
| 537  | NETWORK FOR SPECTRUM                                           | TELECOMMUN ICATIONS         | DOT                    | 03/2012                         | 07/2015                                        | 07/2015                                           | 13334.00                       | 13334.00                           | 360.00                                  | 0.00                | 0                        |
|      | NAGALAND                                                       | NAGALAND                    | NAGALAND               | NAGALAND                        | NAGALAND                                       | NAGALAND                                          | NAGALAND                       | NAGALAND                           | NAGALAND                                | NAGALAND            | NAGALAND                 |
| 538  | NEW LINE FROM DIMAPUR TO ZUBZA(KOHIMA) NATIONAL PROJECT (NEFR) | RAILWAYS                    | NFR                    | 04/2006                         | 03/2015                                        | 03/2020                                           | 850.00                         | 2973.42                            | 10.44                                   | 249.81              | 60                       |
| 539  | DIMAPUR-TIZIT NL                                               | RAILWAYS                    | NFR                    | 04/2013                         | N.A.                                           | N.A.                                              | 4274.00                        | 4487.70                            | 0.00                                    | 5.00                | N.A.                     |
|      | ODISHA                                                         | ODISHA                      | ODISHA                 | ODISHA                          | ODISHA                                         | ODISHA                                            | ODISHA                         | ODISHA                             | ODISHA                                  | ODISHA              | ODISHA                   |
| 540  | BHUBANESWARI OCP, MCL (20.0 MTY)                               | COAL                        | MCL                    | 12/2007                         | 03/2017                                        | 03/2017                                           | 490.00                         | 490.10                             | 186.68                                  | 0.02                | 0                        |
| 541  | KULDA EXPN OC. (5.00 MTY)                                      | COAL                        | MCL                    | 06/2014                         | 03/2018                                        | 03/2018                                           | 289.03                         | 289.03                             | 0.00                                    | 0.00                | 0                        |
| 542  | BASUNDHARA (WEST) OC EXTN(7.00 MTY)                            | COAL                        | MCL                    | 05/2014                         | 03/2019                                        | 03/2019                                           | 479.15                         | 479.15                             | 6.34                                    | 0.00                | 0                        |
| 543  | JAGANNATH RE-ORGANISATION OC.(6.00 MTY)                        | COAL                        | MCL                    | 05/2014                         | 03/2019                                        | 03/2019                                           | 337.66                         | 337.66                             | 0.00                                    | 0.00                | 0                        |
| 544  | GARJANBAHAL OCP                                                | COAL                        | MCL                    | 11/2014                         | 03/2021                                        | 03/2021                                           | 1375.38                        | 1375.38                            | 2.49                                    | 0.00                | 0                        |
| 545  | SIARMAL OCP (40.00MTY)                                         | COAL                        | MCL                    | 05/2014                         | 03/2026                                        | 03/2026                                           | 3756.36                        | 3756.36                            | 0.65                                    | 0.00                | 0                        |

| SN    | PROJECT                                                              | SECTOR                      | IMPLEMENT ING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPAT ED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) COST (%) |   OVERRUN^ TIME OVERRUN$ (MONTHS) |      |
|-------|----------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|--------------------------------------------------|-----------------------------------|------|
| 546   | KANIHA OCP, MCL, (10.0 MTY)                                          | COAL                        | MCL                    | 12/2007                         | 03/2013                                        | 03/2017                                           |                         457.77 |                             457.77 |                                           162.21 |                              0    | 48   |
| 547   | HINGULA OC-II EXP. PH-III (15 MTY)                                   | COAL                        | MCL                    | 11/2008                         | 03/2013                                        | 03/2017                                           |                         479.53 |                             479.63 |                                           118.94 |                              0.02 | 48   |
| 548   | TALABIRA OCP                                                         | COAL                        | MCL                    | 03/2008                         | 03/2016                                        | 03/2020                                           |                         447.72 |                             447.72 |                                            52.36 |                              0    | 48   |
| 549   | ANANTA OC EXPANSION PH-III (15.0 MTY)                                | COAL                        | MCL                    | 08/2008                         | 03/2012                                        | 03/2017                                           |                         207.28 |                             207.28 |                                           172.8  |                              0    | 60   |
| 550   | GOPAL PRASAD OCP (15MTY)                                             | COAL                        | MCL                    | 02/2008                         | 03/2015                                        | 03/2021                                           |                         395.87 |                             395.87 |                                            76.74 |                              0    | 72   |
| 551   | KULDA OCP (MAHANADI COALFIELDS LTD)                                  | COAL                        | MCL                    | 01/2005                         | 03/2010                                        | 03/2017                                           |                         302.96 |                             302.96 |                                           132.68 |                              0    | 84   |
| 552   | BALRAM OCP EXTENSION,MCL 8.00 MTY                                    | COAL                        | MCL                    | 12/2007                         | 03/2010                                        | 03/2017                                           |                         172.08 |                             172.08 |                                           148.02 |                              0    | 84   |
| 553   | POLYPROPYLENE PLANT AT PARADIP REFINERY                              | PETROLEUM                   | IOCL                   | 03/2014                         | 09/2017                                        | 09/2017                                           |                        3150    |                            3150    |                                            96.36 |                              0    | 0    |
| 554   | PARADIP REFINERY PROJECT                                             | PETROLEUM                   | IOCL                   | 02/2009                         | 11/2012                                        | 03/2015                                           |                       29777    |                           34555    |                                         28733.7  |                             16.05 | 28   |
| 555   | MARKETING TERMINAL AT PARADEEP                                       | PETROLEUM                   | IOCL                   | 07/2009                         | 07/2013                                        | N.A.                                              |                         199.75 |                             239.73 |                                           181.45 |                             20.02 | N.A. |
| 556   | DARLIPALLI STPP STAGE-I (2X800 MW)                                   | POWER                       | NTPC                   | 02/2014                         | 08/2018                                        | 08/2018                                           |                       12532.4  |                           12532.4  |                                          1408    |                              0    | 0    |
| 557   | TRANSMISSION SYSTEM FOR PHASE-I GENERATION PROJECTS IN ORISSA-PART B | POWER                       | PGCIL                  | 12/2010                         | 12/2013                                        | 09/2015                                           |                        2743.19 |                            2743.19 |                                          2659.8  |                              0    | 21   |
| 558   | TRANSMISSION SYSTEM FOR PHASE-I GEN PROJECT IN ORISSA - PART-A       | POWER                       | PGCIL                  | 09/2010                         | 03/2013                                        | 06/2015                                           |                        2074.86 |                            2348.37 |                                          1764.24 |                             13.18 | 27   |
| 559   | DELANG-PURI DOUBLING                                                 | RAILWAYS                    | ECOR                   | 03/2011                         | 03/2015                                        | 03/2015                                           |                         165.16 |                             234.71 |                                           137.01 |                             42.11 | 0    |
| 560   | SAMBALPUR - ANGUL RLY. ELECTRIFICATION                               | RAILWAYS                    | ECOR                   | 03/2012                         | N.A.                                           | N.A.                                              |                         155.81 |                             155.81 |                                            18.25 |                              0    | N.A. |
| 561   | BHADRAK - NERGUNDI 3RD LINE                                          | RAILWAYS                    | ECOR                   | 03/2013                         | N.A.                                           | N.A.                                              |                         858.67 |                             837.33 |                                             1.15 |                             -2.49 | N.A. |
| 562   | TALCHER-BIMALAGARH(NL)(ECOR)                                         | RAILWAYS                    | ECOR                   | 04/2005                         | N.A.                                           | N.A.                                              |                         810.78 |                             810.8  |                                           160.8  |                              0    | N.A. |
| 563   | KHURDA ROAD-BOLANGIR(NL)ECOR                                         | RAILWAYS                    | ECOR                   | 04/1994                         | N.A.                                           | N.A.                                              |                         470.21 |                            1995.25 |                                           355.02 |                            324.33 | N.A. |
| 564 # | SAMBALPUR-TALCHER DOUBLING                                           | RAILWAYS                    | ECOR                   | 03/2011                         | N.A.                                           | N.A.                                              |                         679.27 |                            1111.99 |                                            60.31 |                             63.7  | N.A. |
| 565   | JHARSUGUDA-RENGALI DOUBLING                                          | RAILWAYS                    | ECOR                   | 03/2006                         | N.A.                                           | N.A.                                              |                         201    |                             230    |                                           218.67 |                             14.43 | N.A. |
| 566   | KHURDA ROAD - BARANG 3RD LINE (DL) (ECOR)                            | RAILWAYS                    | RVNL                   | 04/2000                         | 03/2009                                        | 08/2014                                           |                         133.41 |                             276    |                                           284.12 |                            106.88 | N.A. |
| 567   | RAJATGARH-BARANG(LD),ECOR                                            | RAILWAYS                    | RVNL                   | 04/1999                         | 02/2009                                        | 08/2014                                           |                         166.16 |                             288    |                                           311.89 |                             73.33 | N.A. |
| 568   | CUTTACK - BARANG (LD)                                                | RAILWAYS                    | RVNL                   | 04/1995                         | N.A.                                           | 10/2014                                           |                         127.13 |                             225    |                                           211.48 |                             76.98 | N.A. |
| 569 # | SUKINDA ROAD - ANGUL (NL)(ECOR)                                      | RAILWAYS                    | RVNL                   | 04/1998                         | 02/2015                                        | 02/2015                                           |                         183.23 |                             818.29 |                                           116.37 |                            346.59 | N.A. |
| 570 # | HARIDASPUR-PARADEEP(NL)                                              | RAILWAYS                    | RVNL                   | 04/1996                         | N.A.                                           | N.A.                                              |                         301.64 |                            1185.64 |                                           334.04 |                            293.06 | N.A. |
| 571   | CHAMPAJHARAN-BIMALGARH DOUBLING EXTENSION                            | RAILWAYS                    | SER                    | 04/2010                         | 03/2015                                        | 12/2016                                           |                         149.9  |                             230    |                                            68.67 |                             53.44 | 21   |
| 572   | PANIKHOLI-RIMOLI                                                     | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2012                         | 09/2014                                        | N.A.                                              |                        1410    |                            1410    |                                             0    |                              0    | N.A. |

| SN   | PROJECT                                                                                 | SECTOR                      | IMPLEMENT ING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPAT ED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|------|-----------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-----------------------------------------|---------------------|--------------------------|
| 573  | SAMBALPUR-BARGARH- CHHATISGARH/ORISSA BORDER                                            | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 11/2011                         | 05/2014                                        | N.A.                                              | 909.00                         | 909.00                             | 0.00                                    | 0.00                | N.A.                     |
| 574  | NIROLI-ROXY-RAJAMUNDA                                                                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 07/2011                         | 01/2014                                        | N.A.                                              | 586.00                         | 586.00                             | 0.00                                    | 0.00                | N.A.                     |
| 575  | BHUBANESWAR TO PURI                                                                     | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2011                         | 08/2013                                        | N.A.                                              | 500.29                         | 500.29                             | 0.00                                    | 0.00                | N.A.                     |
| 576  | UPGRADATION OF BLAST FURNACE-1 AT RSP                                                   | STEEL                       | SAIL                   | 06/2014                         | 04/2016                                        | 04/2016                                           | 708.91                         | 708.91                             | 99.30                                   | 0.00                | 0                        |
| 577  | REBUILDING OF COKE OVEN BATTERY-3 AT RSP, ROURKELA, ODDISHA                             | STEEL                       | SAIL                   | 06/2012                         | 12/2014                                        | 08/2015                                           | 237.09                         | 237.09                             | 155.48                                  | 0.00                | 8                        |
| 578  | INSTALLATION OF ADDITIONAL HEAT TREATMENT FACILITIES IN SPP AT RSP                      | STEEL                       | SAIL                   | 10/2012                         | 09/2014                                        | 06/2015                                           | 160.48                         | 160.48                             | 118.88                                  | 0.00                | 9                        |
| 579  | ENHANCEMENT OF PRODUCTION CAPACITY AT BOLANI IRON ORE MINES                             | STEEL                       | SAIL                   | 11/2011                         | 11/2013                                        | 06/2015                                           | 254.55                         | 254.55                             | 123.28                                  | 0.00                | 19                       |
| 580  | CONSTRUCTION OF MAIN BUILDING SCHOOL OF INFRASTRUCTURE INCLUDING TWI NOS LAB            | URBAN DEVELOPMEN T          | CPWD                   | 11/2012                         | 02/2015                                        | 08/2015                                           | 238.43                         | 238.43                             | 0.00                                    | 0.00                | 6                        |
|      | PUNJAB                                                                                  |                             |                        |                                 |                                                |                                                   |                                |                                    |                                         |                     |                          |
| 581  | MANSA-BHATINDA PH-1 INCLUDING MM FOR RAMA MANDI(RAMAN)-MAUR MANDI VIA TALWANDI SABOO NL | RAILWAYS                    | NR                     | 04/2009                         | N.A.                                           | N.A.                                              | 396.04                         | 369.00                             | 108.93                                  | -6.83               | N.A.                     |
| 582  | QADIAN-BEAS                                                                             | RAILWAYS                    | NR                     | 04/2011                         | N.A.                                           | N.A.                                              | 205.22                         | 205.22                             | 1.54                                    | 0.00                | N.A.                     |
| 583  | C/O MARRIED ACCOMODATION AT MILITARY MOD STATION MAMUN PUNJAB                           | URBAN DEVELOPMEN T          | CPWD                   | 08/2005                         | 08/2007                                        | 03/2015                                           | 191.24                         | 191.24                             | 9.91                                    | 0.00                | 91                       |
|      | RAJASTHAN                                                                               |                             |                        |                                 |                                                |                                                   |                                |                                    |                                         |                     |                          |
| 584  | RAJASTHAN ATOMIC POWER PROJECT -7 AND 8 (2X700 MW)                                      | ATOMIC ENERGY               | NPCIL                  | 10/2009                         | 12/2016                                        | 05/2018                                           | 12320.00                       | 12320.00                           | 4053.00                                 | 0.00                | 17                       |
| 585  | KOTA JOBNER PIPELINE PROJECT                                                            | PETROLEUM                   | BPCL                   | 04/2011                         | 12/2015                                        | 03/2015                                           | 276.26                         | 276.27                             | 241.63                                  | 0.00                | -9                       |
| 586  | 102 MWWIND POWER PROJECT                                                                | PETROLEUM                   | ONGC                   | 07/2010                         | 06/2012                                        | 03/2015                                           | 1106.00                        | 678.02                             | 405.00                                  | -38.70              | 33                       |
| 587  | HIMMATNAGAR - UDAIPUR GAUGE CANVESSION (NWR)                                            | RAILWAYS                    | NWR                    | 04/2008                         | 03/2015                                        | 03/2015                                           | 829.74                         | 829.74                             | 93.08                                   | 0.00                | 0                        |
| 588  | ALWAR-BANDIKUI DOUBLING                                                                 | RAILWAYS                    | NWR                    | 04/2013                         | N.A.                                           | N.A.                                              | 242.09                         | 242.09                             | 0.05                                    | 0.00                | N.A.                     |
| 589  | AJMER-KOTA (NASIRABAD-JAUNDRI)                                                          | RAILWAYS                    | NWR                    | 04/2013                         | N.A.                                           | N.A.                                              | 822.00                         | 822.00                             | 0.00                                    | 0.00                | N.A.                     |
| 590  | DAUSA-GANGAPUR CITY(NL),NWR                                                             | RAILWAYS                    | NWR                    | 02/1997                         | N.A.                                           | N.A.                                              | 410.08                         | 410.08                             | 294.45                                  | 0.00                | N.A.                     |

|   SN | PROJECT                                                                 | SECTOR                      | IMPLEMENT ING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPAT ED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|-------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-----------------------------------------|---------------------|--------------------------|
|  591 | BANGURGRAM-GURIYA PATCH DOUBLING                                        | RAILWAYS                    | NWR                    | 04/2012                         | N.A.                                           | N.A.                                              |                         246.08 |                             246.08 |                                    4.09 |                0    | N.A.                     |
|  592 | THIYAT HAMIRA-SANU                                                      | RAILWAYS                    | NWR                    | 04/2013                         | N.A.                                           | N.A.                                              |                         236.93 |                             262    |                                    0    |               10.58 | N.A.                     |
|  593 | PUSHKAR-MERTA                                                           | RAILWAYS                    | NWR                    | 04/2013                         | N.A.                                           | N.A.                                              |                         323    |                             323    |                                    0    |                0    | N.A.                     |
|  594 | RANI-MARWAR JN. PATCH DOUBLING                                          | RAILWAYS                    | NWR                    | 04/2012                         | N.A.                                           | N.A.                                              |                         288.97 |                             288.97 |                                    0.62 |                0    | N.A.                     |
|  595 | GURIYA-MARWAR AND KARJODA-PALANPUR                                      | RAILWAYS                    | NWR                    | 04/2011                         | N.A.                                           | N.A.                                              |                         239.73 |                             179.32 |                                   30.46 |              -25.2  | N.A.                     |
|  596 | RATANGARH-SARDARSAHAR (MM OF SADULPUR-BIKANER AND RATANGARH- DEGANA GC) | RAILWAYS                    | NWR                    | 04/2010                         | N.A.                                           | N.A.                                              |                         739.65 |                             872.22 |                                  794.55 |               17.92 | N.A.                     |
|  597 | MAVLI JN.-BARI SADRI, MM OF AJMER- CHITTSURGARH-UDAIPUR                 | RAILWAYS                    | NWR                    | 04/2013                         | N.A.                                           | N.A.                                              |                         456    |                             855.16 |                                  557.72 |               87.54 | N.A.                     |
|  598 | AJMER-BANGURGRAM                                                        | RAILWAYS                    | NWR                    | 04/2011                         | N.A.                                           | N.A.                                              |                         213.39 |                             218.39 |                                   21.66 |                2.34 | N.A.                     |
|  599 | JAIPUR - RINGUS - CHURU AND SIKAR - LOHARU GUAGE CONVERSION (NWR)       | RAILWAYS                    | NWR                    | 04/2008                         | 03/2014                                        | N.A.                                              |                         653.19 |                             653.55 |                                  252.11 |                0.06 | N.A.                     |
|  600 | SURATPURA - HANUMANGARH - SRIGANGANAGAR GUAGE CONVERSION (NWR)          | RAILWAYS                    | NWR                    | 04/2008                         | 03/2014                                        | N.A.                                              |                         516.23 |                             516.23 |                                  588.24 |                0    | N.A.                     |
|  601 | REENGUS SIKAR                                                           | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2012                         | 09/2014                                        | N.A.                                              |                         333.51 |                             333.51 |                                    0    |                0    | N.A.                     |
|  602 | BEAWAR-PALI-PINDWARA                                                    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2011                         | 06/2014                                        | N.A.                                              |                        2388    |                            2388    |                                    0    |                0    | N.A.                     |
|  603 | DEOLI-KOTA                                                              | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 01/2011                         | 07/2013                                        | N.A.                                              |                         593    |                             593    |                                    0    |                0    | N.A.                     |
|  604 | JAIPUR-REENGUS                                                          | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 08/2010                         | 02/2013                                        | N.A.                                              |                         267.81 |                             267.81 |                                    0    |                0    | N.A.                     |
|  605 | JAIPUR-TONK-DEOLI                                                       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 06/2010                         | 12/2012                                        | N.A.                                              |                         792.06 |                             792.06 |                                    0    |                0    | N.A.                     |
|  606 | KISHANGARH-AJMER-BEAWER                                                 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 11/2009                         | 05/2012                                        | N.A.                                              |                         795    |                             795    |                                    0    |                0    | N.A.                     |

| SN   | PROJECT                                                                                              | SECTOR                      | IMPLEMENT ING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPAT ED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|------|------------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-----------------------------------------|---------------------|--------------------------|
| 607  | CHAMBAL BRIDGE, NH-76 (RJ-5)                                                                         | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 02/2010                                        | N.A.                                              | 275.00                         | 281.31                             | 0.00                                    | 2.29                | N.A.                     |
| 608  | KOTA BYPASS,RJ-4, NH-76 (NHAI)                                                                       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 10/2008                                        | N.A.                                              | 275.00                         | 250.39                             | 0.00                                    | -8.95               | N.A.                     |
|      | SIKKIM                                                                                               |                             |                        |                                 |                                                |                                                   |                                |                                    |                                         |                     |                          |
| 609  | C/O NEW AIRPORT AT PAKYONG(SIKKIM) AIRPORT                                                           | CIVIL AVIATION              | AAI                    | 01/2009                         | 01/2011                                        | 06/2016                                           | 309.46                         | 309.46                             | 338.57                                  | 0.00                | 65                       |
| 610  | SEVOK RANGPO, NEFR                                                                                   | RAILWAYS                    | NFR                    | 04/2008                         | 12/2015                                        | 03/2020                                           | 1339.48                        | 4190.00                            | 88.56                                   | 212.81              | 51                       |
|      | TAMIL NADU                                                                                           |                             |                        |                                 |                                                |                                                   |                                |                                    |                                         |                     |                          |
| 611  | PROTOTYPE FAST BREEDER REACTOR (BHAVINI, 500 MWE)                                                    | ATOMIC ENERGY               | BHAVNI                 | 09/2003                         | 09/2010                                        | 09/2016                                           | 3492.00                        | 5677.00                            | 4933.80                                 | 62.57               | 72                       |
| 612  | KUDANKULAM APP (NPCIL)                                                                               | ATOMIC ENERGY               | NPCIL                  | 12/2001                         | 12/2008                                        | 07/2015                                           | 13171.00                       | 22462.00                           | 18271.00                                | 70.54               | 79                       |
| 613  | WIND POWER PROJECT,KAZHUNEERKULAM,TAMILNADU                                                          | COAL                        | NLC                    | 04/2012                         | 10/2014                                        | 06/2015                                           | 364.75                         | 364.75                             | 128.27                                  | 0.00                | 8                        |
| 614  | NEYVELI NEW THERMAL POWER PROJECT(2X500 MW)                                                          | COAL                        | NLC                    | 06/2011                         | 12/2015                                        | 04/2018                                           | 5907.11                        | 5907.11                            | 784.75                                  | 0.00                | 28                       |
| 615  | TUTICORIN THERMAL POWER PROJECT- 2X500MW                                                             | COAL                        | NLC                    | 05/2008                         | 03/2012                                        | 04/2015                                           | 4904.54                        | 6602.74                            | 6115.69                                 | 34.63               | 37                       |
| 616  | TPS-II EXPANSION (1470MW TO 1970MW) (NLC)                                                            | COAL                        | NLC                    | 10/2004                         | 06/2009                                        | 04/2015                                           | 2030.78                        | 3477.21                            | 3185.95                                 | 71.23               | 70                       |
| 617  | RESID UPGRADATION PROJECT                                                                            | PETROLEUM                   | CPCL                   | 02/2011                         | 11/2015                                        | 11/2015                                           | 3110.36                        | 3110.36                            | 508.71                                  | 0.00                | 0                        |
| 618  | MOUNDED BULLET PROJECT AT CPCL                                                                       | PETROLEUM                   | CPCL                   | 12/2012                         | 12/2014                                        | 07/2015                                           | 279.00                         | 279.00                             | 142.28                                  | 0.00                | 7                        |
| 619  | ENNORE-TRICHY-MADURAI LPG PIPELINE                                                                   | PETROLEUM                   | IOCL                   | 05/2013                         | N.A.                                           | N.A.                                              | 711.00                         | 711.00                             | 4.80                                    | 0.00                | N.A.                     |
| 620  | NEW MARKETING TERMINAL AT ENNORE                                                                     | PETROLEUM                   | IOCL                   | 11/2006                         | N.A.                                           | N.A.                                              | 171.83                         | 171.83                             | 0.00                                    | 0.00                | N.A.                     |
| 621  | COMMON SYSTEM ASSOCIATED WITH COASTAL ENERGEN PRIVATE LIMITED AND IND-BARATH POWER(MADRAS) LIMITED L | POWER                       | PGCIL                  | 09/2011                         | 09/2014                                        | 06/2015                                           | 1940.13                        | 1940.13                            | 1732.36                                 | 0.00                | 9                        |
| 622  | KUNADANKULAM APP TRANS SYSTEM (PGCIL)                                                                | POWER                       | PGCIL                  | 05/2005                         | 09/2008                                        | 03/2016                                           | 1779.29                        | 2159.07                            | 1889.15                                 | 21.34               | 90                       |
| 623  | EXT. OF MRTS FROM VELACHERY TO STN. THOMAS, MTP                                                      | RAILWAYS                    | MRTP                   | 04/2006                         | 06/2013                                        | N.A.                                              | 495.74                         | 495.74                             | 355.12                                  | 0.00                | N.A.                     |
| 624  | DINDIGUL-POLLACHI-PALGHAT-POLLACHI AND COIMBATORE                                                    | RAILWAYS                    | SR                     | 09/2006                         | N.A.                                           | 03/2015                                           | 343.17                         | 914.98                             | 846.18                                  | 166.63              | N.A.                     |

|   SN | PROJECT                                                                                               | SECTOR                                         | IMPLEMENT ING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPAT ED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|-------------------------------------------------------------------------------------------------------|------------------------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-----------------------------------------|---------------------|--------------------------|
|  625 | CHENGALPATTU-VILLUPURAM DOUBLING WITH NEW MM FOR TAMBARAM- CHENGALPATTU 3RD LINE GC ALONWITH ELECTRIF | RAILWAYS                                       | SR                     | 04/2007                         | N.A.                                           | 03/2015                                           |                         247    |                             951.24 |                                  619.87 |              285.12 | N.A.                     |
|  626 | KARUR-SALEM(NL),SR                                                                                    | RAILWAYS                                       | SR                     | 02/1997                         | N.A.                                           | N.A.                                              |                         155.55 |                             800    |                                  800.66 |              414.3  | N.A.                     |
|  627 | TIRUCHIRAPPALI-NAGORE- KARAIKKAL(SR)(GC)                                                              | RAILWAYS                                       | SR                     | 09/1995                         | N.A.                                           | N.A.                                              |                         100    |                             980    |                                  596.66 |              880    | N.A.                     |
|  628 | MAYLADUTHURAI-THIRUVARUR-KARAIKUDI- THIRU 'PONDI'-AGASTIYAMPALLI                                      | RAILWAYS                                       | SR                     | 09/2007                         | N.A.                                           | N.A.                                              |                         404.19 |                            1383.45 |                                  457.88 |              242.28 | N.A.                     |
|  629 | TINDIVANAM-GINGEE-TIRUVANNAMALAI (NL) RAILWAYS                                                        | TINDIVANAM-GINGEE-TIRUVANNAMALAI (NL) RAILWAYS | SR                     | 09/2006                         | N.A.                                           | N.A.                                              |                         125    |                             490    |                                   67.57 |              292    | N.A.                     |
|  630 | TIDIVANAM-NAGARI (NL)                                                                                 | RAILWAYS                                       | SR                     | 09/2006                         | N.A.                                           | N.A.                                              |                         456    |                            1080    |                                  194.61 |              136.84 | N.A.                     |
|  631 | ATTIPPATTU-PUTTUR                                                                                     | RAILWAYS                                       | SR                     | 04/2008                         | N.A.                                           | N.A.                                              |                         446.87 |                             528    |                                    2.96 |               18.16 | N.A.                     |
|  632 | SRIPERUMBUDUR-GUDUVANCHERY WITH SPUR TO IRUNGATTUKKOTTAI-AVADI- SRIPERUMBUDUR                         | RAILWAYS                                       | SR                     | 04/2013                         | N.A.                                           | N.A.                                              |                         839    |                            1500    |                                    0.01 |               78.78 | N.A.                     |
|  633 | CUDDALORE-SALEM VIA VRIDDHACHALAM GC                                                                  | RAILWAYS                                       | SR                     | 04/1999                         | N.A.                                           | N.A.                                              |                         198.68 |                             556.64 |                                  268.56 |              180.17 | N.A.                     |
|  634 | CHENNAI BEACH-TAMBARAM- CHENGALPATTU SUBURBAN GC                                                      | RAILWAYS                                       | SR                     | 04/1998                         | N.A.                                           | N.A.                                              |                         271.24 |                             520    |                                  462.69 |               91.71 | N.A.                     |
|  635 | ERODE-PALANI                                                                                          | RAILWAYS                                       | SR                     | 04/2008                         | N.A.                                           | N.A.                                              |                         288.57 |                             603.22 |                                    1.64 |              109.04 | N.A.                     |
|  636 | MADURAI-BODINAYAKKANUR                                                                                | RAILWAYS                                       | SR                     | 04/2008                         | N.A.                                           | N.A.                                              |                         164.41 |                             450    |                                   16.97 |              173.71 | N.A.                     |
|  637 | THANJAVUR - PONMALAI DOUBLING (46.96 KM) WITH BYE-PASS LINE BEFORE PONMALAI (1.13 KM)                 | RAILWAYS                                       | SR                     | 04/2011                         | N.A.                                           | N.A.                                              |                         190.1  |                             190.1  |                                   33.19 |                0    | N.A.                     |
|  638 | QUILON-TIRUNELVELI - TRICHENDUR, TENKASI                                                              | RAILWAYS                                       | SR                     | 04/1999                         | 01/1999                                        | N.A.                                              |                         460.94 |                            1030    |                                  804.2  |              123.46 | N.A.                     |
|  639 | WALAJAPET POONAMALEE KM 106.8 TO KM 13.8                                                              | ROAD TRANSPORT AND HIGHWAYS                    | NHAI                   | 06/2013                         | 11/2015                                        | 11/2015                                           |                        1287.95 |                            1287.95 |                                    0    |                0    | 0                        |
|  640 | SIX LANNING OF HOSUR- KRISHNAGRI NH-7 KM.33.130 TO KM.93.00                                           | ROAD TRANSPORT AND HIGHWAYS                    | NHAI                   | 06/2011                         | 12/2013                                        | N.A.                                              |                         535    |                             535    |                                    0    |                0    | N.A.                     |
|  641 | SIX LANNING OF KRISHNAGIRI- WALAJHAPET SECTION KM.0.00 TO KM.148.3 NH-46                              | ROAD TRANSPORT AND HIGHWAYS                    | NHAI                   | 09/2011                         | 12/2013                                        | N.A.                                              |                        1250    |                            1250    |                                    0    |                0    | N.A.                     |

| SN   | PROJECT                                                                        | SECTOR                      | IMPLEMENT ING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPAT ED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|------|--------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-----------------------------------------|---------------------|--------------------------|
| 642  | NEW 4 LANE ELEVATED ROAD FROM CHENNAI AIRPORT-MADURAVOYAL NH NO.4              | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 09/2010                         | 09/2013                                        | N.A.                                              | 1655.00                        | 1655.00                            | 494.70                                  | 0.00                | N.A.                     |
| 643  | 2 LANING OF DINDIGUL - PERIGULAM THENI- KUMILI                                 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 09/2011                         | 08/2013                                        | N.A.                                              | 485.00                         | 485.00                             | 0.00                                    | 0.00                | N.A.                     |
| 644  | DEVELOPMENT OF ADIQUATE ROAD CONNECTIVITY TO CHENNAI- ENNORE PORT CONNECTIVITY | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 06/2011                         | 06/2013                                        | N.A.                                              | 600.00                         | 600.00                             | 0.00                                    | 0.00                | N.A.                     |
| 645  | TWO LANING OF TRICHY - KARAIKUDI AND TRYCHI BYPASS                             | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 05/2010                         | 05/2013                                        | N.A.                                              | 374.00                         | 374.00                             | 0.00                                    | 0.00                | N.A.                     |
| 646  | CHENGAPALLI TO COIMBATORE BYPASS KM-102.035-144.740 KM                         | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 09/2010                         | 03/2013                                        | N.A.                                              | 852.00                         | 852.00                             | 0.00                                    | 0.00                | N.A.                     |
| 647  | CHENNAI-TADA(SIX LANE)                                                         | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2009                         | 10/2011                                        | N.A.                                              | 353.37                         | 353.37                             | 0.00                                    | 0.00                | N.A.                     |
| 648  | SETHUSAMUDRAM SHIP CHANNEL PROJECT                                             | SHIPPING AND PORTS          | PORT TRUST             | 06/2005                         | 10/2008                                        | N.A.                                              | 2427.40                        | 2427.40                            | 831.23                                  | 0.00                | N.A.                     |
| 649  | ENNORE MANALI EXPRESS WAY,F/O SPECIAL PURPOSE VEHICLE (SPV)                    | SHIPPING AND PORTS          | PORT TRUST             | 10/2002                         | 03/2006                                        | N.A.                                              | 150.00                         | 600.00                             | 139.80                                  | 300.00              | N.A.                     |
| 650  | CHENNAI METRO RAIL LTD (PHASE 1)                                               | URBAN DEVELOPMEN T          | CMRL                   | 02/2009                         | 12/2015                                        | 08/2016                                           | 14600.00                       | 14600.00                           | 0.00                                    | 0.00                | 8                        |
| 651  | STAGE I OF PHASE C/O PERMANENT CAMPUS FOR IIM                                  | URBAN DEVELOPMEN T          | CPWD                   | 04/2014                         | 09/2016                                        | 12/2016                                           | 332.72                         | 332.72                             | 0.11                                    | 0.00                | 3                        |
|      | TELANGANA                                                                      | TELANGANA                   | TELANGANA              | TELANGANA                       | TELANGANA                                      | TELANGANA                                         | TELANGANA                      | TELANGANA                          | TELANGANA                               | TELANGANA           | TELANGANA                |
| 652  | RKP OCP PHASE-I                                                                | COAL                        | SCCL                   | 03/2010                         | 03/2015                                        | 03/2015                                           | 209.78                         | 209.78                             | 74.96                                   | 0.00                | 0                        |
| 653  | RCE OF INDARAM OCP(1.20 MTPA)                                                  | COAL                        | SCCL                   | 07/2011                         | 03/2015                                        | 03/2015                                           | 162.76                         | 162.76                             | 2.48                                    | 0.00                | 0                        |
| 654  | RFR OF MANUGURU OC PROJECT                                                     | COAL                        | SCCL                   | 11/2012                         | 03/2016                                        | 03/2016                                           | 430.45                         | 430.14                             | 69.91                                   | -0.07               | 0                        |
| 655  | KALYANIKHANI OPENCAST PROJECT                                                  | COAL                        | SCCL                   | 07/2012                         | 07/2016                                        | 03/2017                                           | 417.33                         | 417.33                             | 11.41                                   | 0.00                | 8                        |
| 656  | RG OC -III EXTENSION (PHASE -II) PROJECT                                       | COAL                        | SCCL                   | 06/2012                         | 06/2015                                        | 03/2016                                           | 365.01                         | 365.01                             | 6.56                                    | 0.00                | 9                        |
| 657  | ADRIYALA SHAFT PROJECT                                                         | COAL                        | SCCL                   | 12/2009                         | 03/2013                                        | 09/2015                                           | 212.34                         | 1228.39                            | 879.85                                  | 478.50              | 30                       |

| SN            | PROJECT                                                             | SECTOR                      | IMPLEMENT ING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPAT ED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore) COST (%)   | OVERRUN^ TIME (MONTHS)   | OVERRUN$      |
|---------------|---------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|--------------------------------------------------|--------------------------|---------------|
| 658           | JALAGAM VENGALA RAO OCP-II                                          | COAL                        | SCCL                   | 07/2011                         | 03/2015                                        | 03/2018                                           | 447.06                         | 447.06                             | 29.03                                            | 0.00                     | 36            |
| 659           | KISTARAM OCP                                                        | COAL                        | SCCL                   | 11/2010                         | 03/2015                                        | 03/2018                                           | 242.29                         | 242.29                             | 0.03                                             | 0.00                     | 36            |
| 660           | RAMAGUNDAM OC-II EXTENSION                                          | COAL                        | SCCL                   | 12/2009                         | 03/2012                                        | 03/2016                                           | 418.97                         | 418.97                             | 326.51                                           | 0.00                     | 48            |
| 661           | MANUGURU OC-II EXTENSION PHASE-II                                   | COAL                        | SCCL                   | 03/2010                         | 03/2012                                        | 03/2016                                           | 181.19                         | 181.19                             | 36.60                                            | 0.00                     | 48            |
| 662           | KAKATIYA LONGWALL                                                   | COAL                        | SCCL                   | 12/2008                         | 12/2012                                        | 03/2017                                           | 453.63                         | 453.63                             | 104.49                                           | 0.00                     | 51            |
| 663           | JALLARAM SHAFT PROJECT                                              | COAL                        | SCCL                   | 09/2007                         | 03/2013                                        | N.A.                                              | 467.78                         | 467.78                             | 2.85                                             | 0.00                     | N.A.          |
| 664           | SHANTIKHANI LONGWALL PROJ-SCCL                                      | COAL                        | SCCL                   | 10/2006                         | 03/2012                                        | N.A.                                              | 249.03                         | 249.03                             | 70.99                                            | 0.00                     | N.A.          |
| 665           | MULTI MODAL TRANSPORT SYSTEM(MMTS) PHASE-II HYDERABAD               | RAILWAYS                    | MRTP                   | 04/2012                         | 03/2016                                        | 03/2018                                           | 632.68                         | 816.55                             | 42.58                                            | 29.06                    | 24            |
| 666           | MACHERLA-NALGONDA(NL)(SCR)                                          | RAILWAYS                    | SCR                    | 07/1998                         | 07/2008                                        | 07/2008                                           | 125.00                         | 480.00                             | 3.51                                             | 284.00                   | N.A.          |
| 667           | PEDAPALLI-KARIMNAGAR-NIZAMABAD NL(SCR)                              | RAILWAYS                    | SCR                    | 12/1994                         | N.A.                                           | 02/2014                                           | 124.43                         | 925.30                             | 712.02                                           | 643.63                   | N.A.          |
| 668           | MANOHARABAD-KOTHPALL NEW LINE(SCR)                                  | RAILWAYS                    | SCR                    | 04/2006                         | N.A.                                           | N.A.                                              | 378.56                         | 791.59                             | 5.41                                             | 109.11                   | N.A.          |
| 669           | MANUGURU-RAMAGUNDAM                                                 | RAILWAYS                    | SCR                    | 04/2013                         | N.A.                                           | N.A.                                              | 1112.00                        | 1112.00                            | 0.00                                             | 0.00                     | N.A.          |
| 670           | 4 LANNING OF MH-KNT BORDER SANGAREDDY SECTION OF NH-9               | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2014                         | 09/2016                                        | 09/2016                                           | 1266.60                        | 1266.60                            | 0.00                                             | 0.00                     | 0             |
| 671           | ARMUR TO KADLOOR YELLAREDDY                                         | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2010                         | 02/2012                                        | 06/2013                                           | 390.56                         | 390.56                             | 631.70                                           | 0.00                     | N.A.          |
| 672           | YADGIRI-WARANGAL OF NH 202(NEW NH 163) UNDER NHDP-IV                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2014                         | N.A.                                           | N.A.                                              | 1123.17                        | 1123.17                            | 0.00                                             | 0.00                     | N.A.          |
|               | TRIPURA                                                             | TRIPURA                     | TRIPURA                | TRIPURA                         | TRIPURA                                        | TRIPURA                                           | TRIPURA                        | TRIPURA                            | TRIPURA                                          | TRIPURA                  | TRIPURA       |
| 673           | UP-GRADATION OF KONABAN GGS AND PIPELINE GRID PROJECT, TRIPURA      | PETROLEUM                   | ONGC                   | 07/2008                         | 08/2012                                        | 03/2015                                           | 288.04                         | 253.66                             | 218.56                                           | -11.94                   | 31            |
| 674           | AGARTALA GAS TURBINE PLANT COMBINED CYCLE EXTENSION PROJECT (51 MW) | POWER                       | NEEPCO                 | 07/2012                         | 12/2014                                        | 05/2015                                           | 296.87                         | 363.73                             | 309.52                                           | 22.52                    | 5             |
| 675           | TRIPURA GAS BASED POWER PROJECT                                     | POWER                       | NEEPCO                 | 07/2009                         | 07/2013                                        | 08/2015                                           | 421.01                         | 994.85                             | 898.22                                           | 136.30                   | 25            |
| 676           | AGARTALA SABROOM, NL, NEFR                                          | RAILWAYS                    | NFR                    | 04/2008                         | 03/2014                                        | 03/2018                                           | 813.34                         | 2876.00                            | 823.83                                           | 253.60                   | 48            |
| 677 #         | CONSTRUCTION OF NL FROM KUMARGHAT- AGARTALA                         | RAILWAYS                    | NFR                    | 04/1999                         | 03/2007                                        | 03/2016                                           | 895.00                         | 1242.25                            | 1005.81                                          | 38.80                    | 108           |
| 678           | AGARTALA-AKHAURA NL                                                 | RAILWAYS                    | NFR                    | 04/2012                         | N.A.                                           | 03/2018                                           | 252.00                         | 886.65                             | 0.00                                             | 251.85                   | N.A.          |
| UTTAR PRADESH | UTTAR PRADESH                                                       | UTTAR PRADESH               | UTTAR PRADESH          | UTTAR PRADESH                   | UTTAR PRADESH                                  | UTTAR PRADESH                                     | UTTAR PRADESH                  | UTTAR PRADESH                      | UTTAR PRADESH                                    | UTTAR PRADESH            | UTTAR PRADESH |

| SN    | PROJECT                                                           | SECTOR                      | IMPLEMENT ING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPAT ED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|-------|-------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-----------------------------------------|---------------------|--------------------------|
| 679   | KHADIA EXPANSION OPENCAST PROJECT(4 TO 10 MTPA,6MTPA INCREMENTAL) | COAL                        | NCL                    | 06/2011                         | 03/2018                                        | 03/2018                                           |                        1131.28 |                            1131.28 |                                   77.88 |                0    | 0                        |
| 680   | KRISHNASHILA (NCL) (4MTY)                                         | COAL                        | NCL                    | 06/2011                         | 03/2013                                        | 03/2016                                           |                         789.88 |                             741.62 |                                  464.94 |               -6.11 | 36                       |
| 681   | TANDA TPP STAGE-II (2X660 MW)                                     | POWER                       | NTPC                   | 09/2014                         | 03/2019                                        | 03/2019                                           |                        9188.98 |                            9188.98 |                                  578    |                0    | 0                        |
| 682   | FGUTPP, UNCHAHAR STAGE-IV (1X500 MW)                              | POWER                       | NTPC                   | 07/2013                         | 12/2016                                        | 05/2017                                           |                        3363.12 |                            3363.12 |                                  510    |                0    | 5                        |
| 683   | AGRA-ETAWAH VIA FATEHABAD AND BAH (NL) NCR                        | RAILWAYS                    | NCR                    | 04/1999                         | 12/2009                                        | 06/2015                                           |                         108    |                             432.72 |                                  436.85 |              300.67 | 66                       |
| 684   | ETAWAH-MAINPURI (NL),NCR                                          | RAILWAYS                    | NCR                    | 04/1997                         | 12/2008                                        | 10/2015                                           |                         120    |                             245.39 |                                  249.33 |              104.49 | 82                       |
| 685   | KANPUR-KASGANJ-MATHURA(GC),NER                                    | RAILWAYS                    | NER                    | 03/1997                         | N.A.                                           | 03/2015                                           |                         677.97 |                            1651.54 |                                 1621.4  |              143.6  | N.A.                     |
| 686   | GONDA-GORAKHPUR LOOP WITH ANAND NAGAR-NAUTANWA GC (NER)           | RAILWAYS                    | NER                    | 04/1997                         | N.A.                                           | 06/2015                                           |                         863.23 |                            1072.51 |                                  888.87 |               24.24 | N.A.                     |
| 687   | GHAZIPUR - AUNRIHAR (40 KM)                                       | RAILWAYS                    | NER                    | 04/2014                         | N.A.                                           | N.A.                                              |                         182.92 |                             197.73 |                                    0    |                8.1  | N.A.                     |
| 688   | AUNRIHAR MANDUADIH GAZIPUR VARANASI UP                            | RAILWAYS                    | NER                    | 03/2012                         | N.A.                                           | N.A.                                              |                         199.75 |                             199.75 |                                   76.08 |                0    | N.A.                     |
| 689   | ANANDNAGAR GHUGHALI VIA MAHRAJGANJ UP                             | RAILWAYS                    | NER                    | 03/2013                         | N.A.                                           | N.A.                                              |                         307    |                             307    |                                    0    |                0    | N.A.                     |
| 690   | BHOJIPUR TANAKPUR VIA PILIBHIT                                    | RAILWAYS                    | NER                    | 03/2008                         | N.A.                                           | N.A.                                              |                         195.64 |                             195.64 |                                   94.11 |                0    | N.A.                     |
| 691   | KAPILVASTU-BASTI VIA BANSI SIDHARTHNAGAR BASTI NAUGARH UP         | RAILWAYS                    | NER                    | 03/2013                         | N.A.                                           | N.A.                                              |                         643    |                             643    |                                    0    |                0    | N.A.                     |
| 692 # | UTRATIA-ZAFRABAD, NR (LINE DOUBLING)                              | RAILWAYS                    | NR                     | 04/2006                         | 03/2010                                        | 03/2017                                           |                         325    |                            1564.54 |                                  420.71 |              381.4  | 84                       |
| 693   | MEERUT-MUZAFARNAGAR PATCH DL                                      | RAILWAYS                    | NR                     | 04/2012                         | N.A.                                           | N.A.                                              |                         377.44 |                             377.44 |                                    7.5  |                0    | N.A.                     |
| 694   | FAIZABAD-LALGANJ VIA AKBARGANJ, MAHARAJGANJ AND RAEBARELI         | RAILWAYS                    | NR                     | 04/2013                         | N.A.                                           | N.A.                                              |                         654    |                             654    |                                    0    |                0    | N.A.                     |
| 695   | UNCHAHAR-AMETHI                                                   | RAILWAYS                    | NR                     | 04/2012                         | N.A.                                           | N.A.                                              |                         380    |                             380    |                                    1.38 |                0    | N.A.                     |
| 696   | ELECTRIFICATION OF KHURJA-MEERUT- SAHARANPUR AND G'BAD-MEERUT     | RAILWAYS                    | RE                     | 02/2008                         | 03/2012                                        | 03/2016                                           |                         171.1  |                             272.39 |                                  141.55 |               59.2  | 48                       |
| 697   | ETAWAH CHAKERI                                                    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2013                         | 09/2015                                        | 09/2015                                           |                        1573    |                            1573    |                                    0    |                0    | 0                        |
| 698   | 2-LANING WITH PS RAIBAREILI TO ALLAHABAD                          | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 07/2012                         | 01/2014                                        | 12/2015                                           |                         291.36 |                             291.36 |                                  141.3  |                0    | 23                       |
| 699   | GANGA BRIDGE TO RAMDEVI CROSSING PH.II NH-25, KM.75-80.06         | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 09/2008                                        | 03/2015                                           |                         155    |                             201.66 |                                  191.8  |               30.1  | 78                       |

| SN          | PROJECT                                          | SECTOR                      | IMPLEMENT ING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPAT ED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|-------------|--------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-----------------------------------------|---------------------|--------------------------|
| 700         | AGRA-BYPASS(NS-1/UP-1), NH-2,3                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 09/2007                                        | 06/2015                                           | 348.16                         | 465.50                             | 322.70                                  | 33.70               | 93                       |
| 701         | 2 LANING WITH PS AGRA ALIGARH                    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 10/2012                         | 10/2014                                        | N.A.                                              | 250.50                         | 250.50                             | 0.00                                    | 0.00                | N.A.                     |
| 702         | 2 LANING WITH PS KANPUR KABRAI                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 01/2013                         | 07/2014                                        | N.A.                                              | 373.47                         | 373.47                             | 0.00                                    | 0.00                | N.A.                     |
| 703         | BAREILY-SITAPUR (NH-24)                          | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2011                         | 09/2013                                        | N.A.                                              | 1046.00                        | 1046.00                            | 0.00                                    | 0.00                | N.A.                     |
| 704         | GHAZIABAD-ALIGARH NH-91                          | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2011                         | 08/2013                                        | N.A.                                              | 1141.00                        | 1141.00                            | 0.00                                    | 0.00                | N.A.                     |
| 705         | MURADABAD-BAREILY                                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2010                         | 06/2013                                        | N.A.                                              | 1267.00                        | 1267.00                            | 0.00                                    | 0.00                | N.A.                     |
| 706         | LUCKNOW-RAIBAREILI                               | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 07/1999                         | 07/2012                                        | N.A.                                              | 635.90                         | 635.90                             | 0.00                                    | 0.00                | N.A.                     |
|             | UTTARAKHAND                                      |                             |                        |                                 |                                                |                                                   |                                |                                    |                                         |                     |                          |
| 707         | LATA-TAPOVAN HYDRO ELECTRIC POWER PROJECT 3X57MW | POWER                       | NTPC                   | 07/2012                         | 08/2017                                        | 08/2017                                           | 1527.00                        | 1527.00                            | 147.00                                  | 0.00                | 0                        |
| 708         | TAPOVAN-VISHNUGAD HEP (4X130MW)                  | POWER                       | NTPC                   | 11/2006                         | 03/2013                                        | 05/2018                                           | 2978.48                        | 3846.30                            | 2420.00                                 | 29.14               | 62                       |
| 709         | VISHNUGAD PIPALKOTI HYDRO ELECTRIC PROJECT       | POWER                       | THDCIL                 | 08/2008                         | 07/2014                                        | 11/2018                                           | 2491.58                        | 3745.08                            | 592.40                                  | 50.31               | 52                       |
| 710         | TEHRI PUMPED STORAGE PLANT(1000MW)               | POWER                       | THDCIL                 | 07/2006                         | 07/2010                                        | 05/2018                                           | 1657.00                        | 2978.86                            | 1189.01                                 | 79.77               | 94                       |
| 711         | HARIDWAR-LAKSAR                                  | RAILWAYS                    | NR                     | 04/2012                         | N.A.                                           | N.A.                                              | 219.83                         | 329.97                             | 2.38                                    | 50.10               | N.A.                     |
| 712         | HARIDWAR-DEHRADUN (APPROVED LENGTH 69)           | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 11/2011                         | 10/2013                                        | N.A.                                              | 478.00                         | 478.00                             | 0.00                                    | 0.00                | N.A.                     |
| WEST BENGAL | WEST BENGAL                                      | WEST BENGAL                 | WEST BENGAL            | WEST BENGAL                     | WEST BENGAL                                    | WEST BENGAL                                       | WEST BENGAL                    | WEST BENGAL                        | WEST BENGAL                             | WEST BENGAL         | WEST BENGAL              |

|   SN | PROJECT                                                                                              | SECTOR    | IMPLEMENT ING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPAT ED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|------------------------------------------------------------------------------------------------------|-----------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-----------------------------------------|---------------------|--------------------------|
|  713 | SONEPUR BAZARI (COMB) OCP (8.0 MTY)                                                                  | COAL      | ECL                    | 08/2012                         | 03/2018                                        | 03/2018                                           |                        1055.05 |                            1055.05 |                                  148.67 |                0    | 0                        |
|  714 | JHANJRA R-VI SEAM PSLW                                                                               | COAL      | ECL                    | 11/2006                         | 03/2011                                        | 03/2017                                           |                         287.18 |                             287.17 |                                  142.59 |                0    | 72                       |
|  715 | DISTILLATE YIELD IMPROVEMENT PROJECT (COKER) AT HALDIA REFINERY                                      | PETROLEUM | IOCL                   | 03/2014                         | 09/2017                                        | 09/2017                                           |                        3076    |                            3076    |                                   91.65 |                0    | 0                        |
|  716 | TEESTA LOW DAM HEP, STAGE-IV (4X40 MW) (NHPC)                                                        | POWER     | NHPC                   | 09/2005                         | 09/2009                                        | 06/2016                                           |                        1061.38 |                            1929.15 |                                 1715.9  |               81.76 | 81                       |
|  717 | RAMMAM-III HEPP (3X40 MW)                                                                            | POWER     | NTPC                   | 09/2014                         | 09/2019                                        | 09/2019                                           |                        1381.84 |                            1381.84 |                                  109    |                0    | 0                        |
|  718 | TRANSM SYSTEM FOR DEVELOPMENT OF POOLING STN. IN NR PART OF WEST BENGAL AND TRANSFER OF POWER FROM B | POWER     | PGCIL                  | 04/2010                         | 01/2015                                        | 12/2015                                           |                        4404.57 |                            4404.57 |                                 1221.75 |                0    | 11                       |
|  719 | BANDEL-NAIHATI NEW RAIL BRIDGE IN REPLACEMENT OF JUBILEE BRIDGE NO.8 (ER)                            | RAILWAYS  | ER                     | 04/1999                         | 12/2012                                        | 09/2015                                           |                         207.52 |                             207.52 |                                  223.44 |                0    | 33                       |
|  720 | GHUTIASHARIF-CANNING (ER)                                                                            | RAILWAYS  | ER                     | 04/2009                         | 12/2011                                        | 11/2013                                           |                         611.03 |                             611.03 |                                  140.48 |                0    | N.A.                     |
|  721 | BAZAR SAU -AZIMGANJ JN. DOUBLING                                                                     | RAILWAYS  | ER                     | 04/2012                         | N.A.                                           | N.A.                                              |                         255.64 |                             255.64 |                                    0    |                0    | N.A.                     |
|  722 | TARAKESWAR - BISHNUPUR NEW BG LINE (NL), ER                                                          | RAILWAYS  | ER                     | 04/2000                         | N.A.                                           | N.A.                                              |                        1188.91 |                            1188.91 |                                  687.63 |                0    | N.A.                     |
|  723 | DAKSHIN-BARASAL-LAKSHMIKANTAPUR                                                                      | RAILWAYS  | ER                     | 04/2009                         | 12/2011                                        | N.A.                                              |                         533.38 |                             533.38 |                                  114.38 |                0    | N.A.                     |
|  724 | BARDHAMAN-KATWA (GC)                                                                                 | RAILWAYS  | ER                     | 04/2007                         | 12/2010                                        | N.A.                                              |                        1106.62 |                            1106.62 |                                  244.99 |                0    | N.A.                     |
|  725 | PANDABESWAR-CHINPAI DOUBLING (ER)                                                                    | RAILWAYS  | ER                     | 04/2004                         | 12/2010                                        | N.A.                                              |                         293.74 |                             293.74 |                                  140.08 |                0    | N.A.                     |
|  726 | EAST WEST METRO CORRIDOR FROM HOWRAH MAIDAN TO SALT LAKE                                             | RAILWAYS  | MRTP                   | 03/2013                         | 03/2016                                        | 03/2016                                           |                        4874.58 |                            4874.58 |                                 2371    |                0    | 0                        |
|  727 | CIRCULAR RAILWAY INCLUDING REMOUNT ROAD TO SANTOSHPUR                                                | RAILWAYS  | MRTP                   | 04/2009                         | N.A.                                           | N.A.                                              |                         573.78 |                             573.78 |                                  166.84 |                0    | N.A.                     |
|  728 | TOLLYGANJ-GARIA WITH EXTENSION TO DUM DUM-NOAPARA AND NOAPARA-NSCB AIRPORT(MTP)                      | RAILWAYS  | MRTP                   | 03/2000                         | 12/2006                                        | N.A.                                              |                        1049.69 |                            3404.92 |                                 3538.88 |              224.37 | N.A.                     |
|  729 | NEW COOCHBEHAR TO SAMUKTALA                                                                          | RAILWAYS  | NFR                    | 04/2011                         | N.A.                                           | 03/2018                                           |                         209.77 |                             441.45 |                                   85.78 |              110.44 | N.A.                     |
|  730 | NEW COOCHBEHAR-GUMANIHAT PATCH DOUBLING PROJECT                                                      | RAILWAYS  | NFR                    | 04/2012                         | N.A.                                           | 03/2018                                           |                         283.55 |                             288.81 |                                   11.74 |                1.86 | N.A.                     |
|  731 | NEW BG LINE FROM KALIYAGANJ TO BUNIADPUR                                                             | RAILWAYS  | NFR                    | 04/2010                         | N.A.                                           | 03/2019                                           |                         221.42 |                             563.13 |                                   22.39 |              154.33 | N.A.                     |
|  732 | NEW BG RLY LINE FROM EKLAKHI- BALURGHAT INCLUDING GAZOLE- ITAHAR(NL),NEFR                            | RAILWAYS  | NFR                    | 04/1983                         | N.A.                                           | 03/2019                                           |                          36.8  |                            1336.57 |                                  255.55 |             3531.98 | N.A.                     |
|  733 | NEW WORK FOR CONSTRUCTION OF METRO RAILWAY FROM NSCB AIRPORT TO NEW GARIA VIA RAJARHAT (MTP)         | RAILWAYS  | RVNL                   | 04/2010                         | 03/2016                                        | 03/2016                                           |                        3951.98 |                            3951.98 |                                  584.9  |                0    | 0                        |

|   SN | PROJECT                                                                                          | SECTOR                      | IMPLEMENT ING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPAT ED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|--------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-----------------------------------------|---------------------|--------------------------|
|  734 | NEW WORK FOR CONSTRUCTION OF METRO RAILWAY FROM JOKA TO BINOY BADAL DINESH BAGH.                 | RAILWAYS                    | RVNL                   | 04/2010                         | 03/2016                                        | 03/2016                                           |                        2913.51 |                            2619.02 |                                  525.84 |              -10.11 | 0                        |
|  735 | NEW WORK FOR CONSTRUCTION OF METRO RAILWAY FROM NOAPARA-BARASAI VIA BIMANBANDER (MTP)            | RAILWAYS                    | RVNL                   | 04/2010                         | 03/2016                                        | 06/2016                                           |                        2397.72 |                            2397.72 |                                  143.73 |                0    | 3                        |
|  736 | NEW WORK FOR CONSTRUCTION OF METRO RAILWAY FROM BARANAGAR TO BARRACKPORE AND DAKSHINESHWAR (MTP) | RAILWAYS                    | RVNL                   | 04/2010                         | 03/2014                                        | 03/2016                                           |                        2298.42 |                            2069.6  |                                   34.87 |               -9.96 | 24                       |
|  737 | HOWRAH-AMTA-CHAMPADANGA NL (SER)                                                                 | RAILWAYS                    | SER                    | 04/1974                         | 03/2007                                        | 03/2015                                           |                         393.46 |                            1026    |                                  181.48 |              160.76 | 96                       |
|  738 | TAMLUK DIGHA,LINE DOUBLING (SER)                                                                 | RAILWAYS                    | SER                    | 03/1984                         | 06/2005                                        | 12/2019                                           |                         293.97 |                            1428    |                                  466.36 |              385.76 | 174                      |
|  739 | BANKURA - DAMODAR (GC) (SER)                                                                     | RAILWAYS                    | SER                    | 03/1998                         | 03/2005                                        | 12/2019                                           |                         111.9  |                            2371.85 |                                  486.25 |             2019.62 | 177                      |
|  740 | TAMLUK-BASULYA-SUTAHATA DOUBLING                                                                 | RAILWAYS                    | SER                    | 04/2010                         | 06/2013                                        | 01/2015                                           |                         171.02 |                             171    |                                  166.84 |               -0.01 | N.A.                     |
|  741 | BOWAICHANDI-ARAMBAGH                                                                             | RAILWAYS                    | SER                    | 04/2010                         | N.A.                                           | N.A.                                              |                         267.37 |                             434    |                                   35.9  |               62.32 | N.A.                     |
|  742 | BHADUTOLA-JHARGRAM VIA LALGARH (NL)                                                              | RAILWAYS                    | SER                    | 04/2011                         | N.A.                                           | N.A.                                              |                         289.64 |                             760    |                                    0.09 |              162.39 | N.A.                     |
|  743 | MM FROM PANSKURA-GHATAL NL                                                                       | RAILWAYS                    | SER                    | 04/2011                         | 01/1999                                        | N.A.                                              |                         276.69 |                             426    |                                    0    |               53.96 | N.A.                     |
|  744 | BARSAT-KRISHNANAGAR                                                                              | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 08/2012                         | 02/2015                                        | N.A.                                              |                         867    |                             867    |                                    0    |                0    | N.A.                     |
|  745 | 6-LANING OF DHANKUNI-KHARAGPUR SECTION                                                           | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2012                         | 09/2014                                        | N.A.                                              |                        1396.18 |                            1396.18 |                                    0    |                0    | N.A.                     |
|  746 | KRISHNANAGAR-BERHAMPUR                                                                           | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2012                         | 07/2014                                        | N.A.                                              |                         702.16 |                             702.16 |                                    0    |                0    | N.A.                     |
|  747 | SILIGURI TO ISLAMPUR (WB-7)                                                                      | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 07/2008                                        | N.A.                                              |                         225    |                             225    |                                  191    |                0    | N.A.                     |
|  748 | REBUILDING OF BATTERY BLOCK 5A AND RE- CONSTRUCTION OF BATTERY BLOCK 5B                          | STEEL                       | SAIL                   | 11/2012                         | 06/2015                                        | 06/2015                                           |                         313.05 |                             313.05 |                                  205.93 |                0    | 0                        |
|  749 | EXPANSION OF DURGAPUR STEEL PLANT                                                                | STEEL                       | SAIL                   | 08/2010                         | 12/2012                                        | 05/2015                                           |                        2875    |                            2875    |                                 2567.13 |                0    | 29                       |

|   SN | PROJECT                                                                        | SECTOR             | IMPLEMENT ING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPAT ED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) |   TIME OVERRUN$ (MONTHS) |
|------|--------------------------------------------------------------------------------|--------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-----------------------------------------|---------------------|--------------------------|
|  750 | CONSTRUCTION OF PERMANENT CAMPUS OF IISER KOLKATA AT HARINGHANTA KALYANI NADIA | URBAN DEVELOPMEN T | CPWD                   | 02/2014                         | 09/2015                                        | 07/2016                                           |                         156.57 |                             156.57 |                                     0   |                   0 |                       10 |
|  751 | ACADEMIC CUM RESIDENTIAL CAMPUS AT HARINGHANTA KALYANI WB FOR IISER KOLKATA    | URBAN DEVELOPMEN T | CPWD                   | 01/2009                         | 06/2012                                        | 06/2015                                           |                         225.81 |                             225.81 |                                    17.6 |                   0 |                       36 |

81

## STATEMENT REFERRED TO IN REPLY TO PART (a) OF LOK SABHA STARRED QUESTION NO 1806  DUE FOR ANSWER ON  27.07.2016

## STATE-WISE DETAILS OF  CENTRAL SECTOR INFRASTRUCTURE  PROJECTS COSTING Rs. 150 CRORE AND ABOVE  (as on 01.04.2016)

| SN   | PROJECT                                                                                               | SECTOR                      | IMPLEMEN TING AGENCY      | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | REPORTED CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)         | TIME OVERRUN$ (MONTHS)    |
|------|-------------------------------------------------------------------------------------------------------|-----------------------------|---------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------------|---------------------------|
|      | ANDAMAN & NICOBAR ISLANDS                                                                             | ANDAMAN & NICOBAR ISLANDS   | ANDAMAN & NICOBAR ISLANDS | ANDAMAN & NICOBAR ISLANDS       | ANDAMAN & NICOBAR ISLANDS                      | ANDAMAN & NICOBAR ISLANDS                         | ANDAMAN & NICOBAR ISLANDS      | ANDAMAN & NICOBAR ISLANDS         | ANDAMAN & NICOBAR ISLANDS                        | ANDAMAN & NICOBAR ISLANDS | ANDAMAN & NICOBAR ISLANDS |
| 1    | CONSTRUCTION OF NEW INTEGRATED TERMINAL BUILDING AT VSI AIRPORT, PORTBLAIR                            | CIVIL AVIATION              | AAI                       | 10/2013                         | 09/2018                                        | 09/2018                                           | 314.61                         | 314.61                            | 24.09                                            | 0.00                      | 0                         |
|      | ANDHRAPRADESH                                                                                         | ANDHRAPRADESH               | ANDHRAPRADESH             | ANDHRAPRADESH                   | ANDHRAPRADESH                                  | ANDHRAPRADESH                                     | ANDHRAPRADESH                  | ANDHRAPRADESH                     | ANDHRAPRADESH                                    | ANDHRAPRADESH             | ANDHRAPRADESH             |
| 2    | CHINCHINNADA KAKINADA JUNCTION POINT PIPE LINE                                                        | PETROLEUM                   | GAIL                      | 07/2014                         | 01/2017                                        | 06/2016                                           | 419.04                         | 419.04                            | 339.10                                           | 0.00                      | -7                        |
| 3    | COMMON SYSTEM ASSOCIATED WITH ISGS PROJECTS IN VEMAGIRI AREA OF ANDHRA PRADESH PART- A1               | POWER                       | PGCIL                     | 03/2012                         | 06/2014                                        | N.A.                                              | 206.44                         | 206.44                            | 43.97                                            | 0.00                      | N.A.                      |
| 4    | TRANSMISSION SYSTEM FOR CONNECTIVITY FOR NCC POWER PROJECTS LTD.                                      | POWER                       | PGCIL                     | 08/2014                         | 02/2017                                        | 03/2016                                           | 188.75                         | 188.75                            | 85.90                                            | 0.00                      | -11                       |
| 5    | TRANSMISSION SYSTEM FOR ULTRA MEGA SOLAR PARK IN ANANTPUR DISTRICT, ANDHRA PRADESH- PART A (PHASE-I)  | POWER                       | PGCIL                     | 05/2015                         | 05/2016                                        | 05/2016                                           | 312.94                         | 312.94                            | 36.50                                            | 0.00                      | 0                         |
| 6    | SUBSTATION WORKS ASSOCIATED WITH HYDERABAD (MAHESHWARAM) POOLING STATION                              | POWER                       | PGCIL                     | 03/2015                         | 03/2018                                        | 03/2018                                           | 550.06                         | 550.06                            | 23.80                                            | 0.00                      | 0                         |
| 7    | REMOVAL OF CONSTRAINTS IN 400KV BAYS EXTENSIONS AT 400KV VEMAGIRI SS                                  | POWER                       | PGCIL                     | 01/2016                         | 07/2018                                        | 07/2018                                           | 207.88                         | 207.88                            | 0.00                                             | 0.00                      | 0                         |
| 8    | OBULAVARIPALLE- KRISHNAPATNAM(RVNL)                                                                   | RAILWAYS                    | RVNL                      | 07/2006                         | 03/2008                                        | N.A.                                              | 743.00                         | 732.81                            | 770.18                                           | -1.37                     | N.A.                      |
| 9    | RAICHUR-GUNTAKAL(DL)(SCR)                                                                             | RAILWAYS                    | RVNL                      | 04/2003                         | 12/2007                                        | N.A.                                              | 136.62                         | 360.00                            | 357.91                                           | 163.50                    | N.A.                      |
| 10   | VIJAYWADA-GUDUGOLANU- BHIMAVARAM-NARSAPUR DL (221 KM)                                                 | RAILWAYS                    | RVNL                      | 03/2012                         | N.A.                                           | 03/2020                                           | 1503.71                        | 1503.71                           | 175.26                                           | 0.00                      | N.A.                      |
| 11   | KOTLPALLI-NARASAPUR (NL) (SCR)                                                                        | RAILWAYS                    | SCR                       | 12/2001                         | N.A.                                           | N.A.                                              | 330.00                         | 1047.00                           | 1.29                                             | 217.27                    | N.A.                      |
| 12   | GUDUR-DURGARAJAPATNAM                                                                                 | RAILWAYS                    | SCR                       | 04/2011                         | N.A.                                           | N.A.                                              | 283.54                         | 283.54                            | 0.31                                             | 0.00                      | N.A.                      |
| 13   | CUMBUM-PRODDATUR                                                                                      | RAILWAYS                    | SCR                       | 04/2013                         | N.A.                                           | N.A.                                              | 829.00                         | 829.00                            | 0.00                                             | 0.00                      | N.A.                      |
| 14   | NADIKUDE-SRI KALAHASTI                                                                                | RAILWAYS                    | SCR                       | 04/2011                         | N.A.                                           | N.A.                                              | 1313.48                        | 1313.48                           | 5.13                                             | 0.00                      | N.A.                      |
| 15   | NANDYAL-YERRAGUNTLA(NL),SCR                                                                           | RAILWAYS                    | SCR                       | 03/1996                         | 02/2009                                        | 03/2015                                           | 155.74                         | 883.00                            | 755.50                                           | 466.97                    | 73                        |
| 16   | REHABILITATION AND UP- GRADATION OF NH-221 (NEW NH-30) FROM KM 32.735 TO KM 71.200 (CHANDRAGUDEM TO A | ROAD TRANSPORT AND HIGHWAYS | DORTH                     | 12/2014                         | 02/2015                                        | N.A.                                              | 201.12                         | 201.12                            | 71.38                                            | 0.00                      | N.A.                      |

| SN    | PROJECT                                                                                                | SECTOR                                    | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 82   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | REPORTED CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|-------|--------------------------------------------------------------------------------------------------------|-------------------------------------------|------------------------|---------------------------------|---------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
| 17    | REHABILITATION AND UP- GRADATION OF NH-221 (NEW NH-30) FROM KM 0.0 TO 32.735(IBRAHIMAPATNAM TO CHANDR  | ROAD TRANSPORT AND HIGHWAYS               | MORTH                  | 07/2015                         | N.A.                                              | N.A.                                              | 314.43                         | 314.43                            | 0.00                                             | 0.00                | N.A.                     |
| 18    | REHABILITATION AND UP- GRADATION OF NH-214 (NEW NH- 216) FROM KM 0.0 TO 26.150(KATHIPUDI TO START OF K | ROAD TRANSPORT AND HIGHWAYS               | MORTH                  | 10/2015                         | N.A.                                              | N.A.                                              | 480.21                         | 480.21                            | 0.00                                             | 0.00                | N.A.                     |
| 19    | CHILKALURIPET-VIJAYWADA 6 LANE (KM 355 TO KM 434.15)                                                   | ROAD TRANSPORT AND HIGHWAYS               | NHAI                   | 05/2009                         | 10/2011                                           | N.A.                                              | 572.30                         | 572.30                            | 761.40                                           | 0.00                | N.A.                     |
| 20    | VIJAYAWADA MACHILIPATNAM OF NH-9 ON BOT(TOOL) UNDER NHDP-III                                           | ROAD TRANSPORT AND HIGHWAYS               | NHAI                   | 09/2013                         | N.A.                                              | N.A.                                              | 606.00                         | 606.00                            | 0.00                                             | 0.00                | N.A.                     |
| 21    | SIX LANNING OF NELLORE- CHILKALURIPET KM.1182.802 TO KM.1366.547                                       | ROAD TRANSPORT AND HIGHWAYS               | NHAI                   | 11/2011                         | 05/2014                                           | 06/2016                                           | 1535.00                        | 1535.00                           | 2620.63                                          | 0.00                | 25                       |
| 22 22 | CUDDAPAH-MYDUKUR-KURNOOL KM- 167.750-356.502 KM                                                        | ROAD TRANSPORT AND TRANSPORT AND HIGHWAYS | NHAI NHAI              | 11/2010 11/2010                 | 05/2013 05/2013                                   | 08/2016 08/2016                                   | 1585 00 1585.00                | 1585 00 1585.00                   | 1708 35 1708.35                                  | 0 00 0.00           | 39 39                    |
| 23    | TIRUPATI - TIRUTHANI - CHENNAI                                                                         | ROAD TRANSPORT AND HIGHWAYS               | NHAI                   | 04/2011                         | 10/2013                                           | 12/2017                                           | 571.00                         | 571.00                            | 622.74                                           | 0.00                | 50                       |
| 24    | FOUR LANING OF 5.122 KM OF NH 9 (NEW NH 65) FROM KM 269/900 (DESIGN CH. 0/0) TO KM 275/022 (DESIGN C   | ROAD TRANSPORT AND HIGHWAYS               | PWD                    | 10/2015                         | 11/2015                                           | N.A.                                              | 333.21                         | 333.21                            | 0.00                                             | 0.00                | N.A.                     |
| 25    | REHABILITATION AND UPGRADATION FROM KM.425 400 TO 509 400 NH-565 OF PENCHALAKONA TO YERPEDU CONTRAC    | ROAD TRANSPORT AND HIGHWAYS               | PWD                    | 01/2014                         | 07/2014                                           | N.A.                                              | 361.30                         | 361.30                            | 0.00                                             | 0.00                | N.A.                     |
| 26    | REHABILITATION AND UPGRADATION OF NH -67 FROM KM 589/0 TO 641/0 (MYDUKUR TO DORNALA T-JUNCTION )       | ROAD TRANSPORT AND HIGHWAYS               | PWD                    | 02/2015                         | 02/2017                                           | 02/2017                                           | 241.61                         | 241.61                            | 44.89                                            | 0.00                | 0                        |
| 27    | REHABILITATION AND UPGRADATION OF NH-67 FROM KM 695.000 TO KM 741.950 (ATMAKUR NELLORE SECTION) IN     | ROAD TRANSPORT AND HIGHWAYS               | PWD                    | 11/2014                         | 02/2017                                           | 02/2017                                           | 297.78                         | 330.00                            | 15.47                                            | 10.82               | 0                        |
| 28    | REHABILITATION AND UPGRADATION OF NH -18 FROM KM 57/0 TO KM 108/850 PILERU TO RAYACHOTY SECTION TO T   | ROAD TRANSPORT AND HIGHWAYS               | PWD                    | 03/2015                         | N.A.                                              | N.A.                                              | 175.03                         | 175.00                            | 0.00                                             | -0.02               | N.A.                     |

|   SN | PROJECT                                                                                              | SECTOR                      | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 83   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   REPORTED CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|------------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|---------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
|   29 | REHABILITATION AND UPGRADATION OF NH-42 (OLD NO.205) FROM KM.134/0 TO 202/050 (MUDIGUBBA TO ANANTHAP | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 02/2015                         | N.A.                                              | N.A.                                              |                         266    |                            266    |                                             0    |                   0 | N.A.                     |
|   30 | FOUR LANING OF 5.122 KM OF NH9 ( NEW NH 65) FROM KM 269.900 ( DESIGN CH0.0 ) TO KM 275-622( DESIGN C | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 07/2015                         | 12/2015                                           | 12/2016                                           |                         333.21 |                            333.21 |                                            14.12 |                   0 | 12                       |
|   31 | FOUR LANING OF 5.122 KM OF NH9( NEW NH 65) FROM KM 269.900( DESIGN CH0.0 )                           | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 07/2015                         | 12/2015                                           | 12/2016                                           |                         333.21 |                            333.21 |                                             0    |                   0 | 12                       |
|   32 | REHABILITATION AND UPGRADATION OF NH-167 FROM KM 70                                                  | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 02/2015                         | 04/2015                                           | 05/2016                                           |                         224.83 |                            224.83 |                                            13.17 |                   0 | 13                       |
|   33 | REHABILITATION AND UPGRADATION OF NH-42 FROM KM 4 to350 TO KM 75 to 600 TO TWO LANE WITH PAVE SOLDOU | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 03/2015                         | 09/2015                                           | 08/2017                                           |                         309.01 |                            309.01 |                                            61.94 |                   0 | 23                       |
|   34 | REHABILITATION AND UPGRADATION OF NH-565 FROM KM.198/694 TO 294/0 (MARKAPURAM TO VAGGAMPALLE SECTION | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 02/2014                         | 06/2014                                           | 06/2016                                           |                         417.61 |                            417.61 |                                           112.85 |                   0 | 24                       |
|   35 | REHABILITATION AND UPGRADATION OF NH-565 FROM KM 294.00 TO 361.327 (VAGGAMPALLE- DORNALA T-JUNCTION) | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 02/2014                         | 07/2014                                           | 07/2016                                           |                         258.99 |                            258.99 |                                            64.65 |                   0 | 24                       |
|   36 | REHABILITATION AND UPGRADATION OF EXISTING NH-565 FROM KM.86.057 TO 133.922 OF NAGARJUNASAGAR DAM T  | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 01/2014                         | 11/2014                                           | 11/2016                                           |                         195.45 |                            195.45 |                                             0    |                   0 | 24                       |
|   37 | REHABILITATION AND UPGRADATION OF EXISTING NH-565 OF FROM KM.154.900 TO 198.694 OF DAVULAPALLY TO    | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 02/2014                         | 11/2014                                           | 11/2016                                           |                         170.21 |                            170.21 |                                            39.53 |                   0 | 24                       |
|   38 | REHABILITATION UPGRADATION OF NH-67 FROM KM 641.000 TO KM 695.000 (DORNALA T JUNCTION TO ATMAKUR SEC | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 07/2014                         | 02/2015                                           | 02/2017                                           |                         251.55 |                            251.55 |                                            38.13 |                   0 | 24                       |
|   39 | REHABILITATION AND UPGRADATION OF EXISTING NH-167 FROM KM 70/000 TO KM 125-150                       | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 02/2015                         | 05/2015                                           | 05/2017                                           |                         224.83 |                            224.83 |                                             0    |                   0 | 24                       |
|   40 | REHABILITATION AND UPGRADATION OF NH-219 FROM KM 58-600 TO KM 140-750 IN THE STATE OF ANDHRA PRADES  | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 03/2015                         | 10/2015                                           | 10/2017                                           |                         271.45 |                            271.45 |                                             0    |                   0 | 24                       |

| SN                | PROJECT                                                                                              | SECTOR                      | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 84   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | REPORTED CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|-------------------|------------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|---------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
| 41                | CONSTRUCTION OF 123 BLOCKS IN TELENGANA AND 167 BLOCKS IN A.P. FOR INDOOR SPORTS HALL UNDER RAJIV GA | STEEL                       | HSCL                   | 07/2014                         | 01/1999                                           | N.A.                                              | 232.00                         | 232.00                            | 0.00                                             | 0.00                | N.A.                     |
| 42                | TURBO BLOWER - 5                                                                                     | STEEL                       | RINL                   | 12/2009                         | 09/2016                                           | 09/2016                                           | 280.00                         | 280.00                            | 29.55                                            | 0.00                | 0                        |
| 43                | 3RD CONVERTER AND 4TH CASTER                                                                         | STEEL                       | RINL                   | 07/2011                         | 07/2016                                           | 12/2016                                           | 974.76                         | 974.76                            | 261.96                                           | 0.00                | 5                        |
| 44                | REVAMPING OF SINTER MACHINES - 1 AND 2                                                               | STEEL                       | RINL                   | 12/2009                         | 10/2016                                           | 06/2017                                           | 343.00                         | 488.40                            | 45.93                                            | 42.39               | 8                        |
| 45                | BLAST FURNACE-2 CATEGORY-1 CAPITAL REPAIRS                                                           | STEEL                       | RINL                   | 07/2011                         | 07/2015                                           | 08/2016                                           | 877.73                         | 877.73                            | 486.38                                           | 0.00                | 13                       |
| 46                | SMS-1 CONVERTERS REVAMPING                                                                           | STEEL                       | RINL                   | 05/2012                         | 07/2015                                           | 06/2017                                           | 404.16                         | 404.16                            | 289.28                                           | 0.00                | 23                       |
| 47                | CONSTRUCTION OF SOUTHERN REGIONAL CENTER FOR NSG AT IBRAHIMPATNAM HYDERABAD                          | URBAN DEVELOPMENT           | CPWD                   | 06/2014                         | 03/2017                                           | 03/2017                                           | 157.84                         | 157.84                            | 30.67                                            | 0.00                | 0                        |
| 48                | REHABILITATION AND STRENGTHENING OF SEWEWRAGE SYSTEM IN OLD CITY AREA ON SOUTH OF MUSI(IN ZONE 2 IN  | URBAN DEVELOPMENT           | JnNURM                 | 08/2007                         | N.A.                                              | N.A.                                              | 246.90                         | 246.90                            | 0.00                                             | 0.00                | N.A.                     |
| ARUNACHAL PRADESH | ARUNACHAL PRADESH                                                                                    | ARUNACHAL PRADESH           | ARUNACHAL PRADESH      | ARUNACHAL PRADESH               | ARUNACHAL PRADESH                                 | ARUNACHAL PRADESH                                 | ARUNACHAL PRADESH              | ARUNACHAL PRADESH                 | ARUNACHAL PRADESH                                | ARUNACHAL PRADESH   | ARUNACHAL PRADESH        |
| 49                | RAZE REBUILD AND REVAMP OF MARKETING DEPOT AT DOIMUKH                                                | PETROLEUM                   | IOCL                   | 01/2016                         | 02/2019                                           | 02/2019                                           | 247.52                         | 247.52                            | 0.00                                             | 0.00                | 0                        |
| 50                | PARE HYDRO ELECTRIC PROJECT                                                                          | POWER                       | NEEPCO                 | 12/2008                         | 08/2013                                           | 07/2016                                           | 573.99                         | 1262.27                           | 1160.87                                          | 119.91              | 35                       |
| 51                | KAMENG HYDROELECTRIC PROJECT (NEEPCO)                                                                | POWER                       | NEEPCO                 | 12/2004                         | 12/2009                                           | 07/2016                                           | 2496.90                        | 6179.96                           | 4574.78                                          | 147.51              | 79                       |
| 52                | SUBANSIRI LOWER H.E.P (8X250 MW) (NHPC)                                                              | POWER                       | NHPC                   | 09/2003                         | 09/2010                                           | N.A.                                              | 6285.33                        | 18063.89                          | 8357.64                                          | 187.40              | N.A.                     |
| 53                | 2 LANING FROM PASIGHAT TO PANGIN SECTION OF NH-229 FROM KM 41.3 TO KM 58.42 (EXISTING KM 42 TO KM 59 | ROAD TRANSPORT AND HIGHWAYS | NHIDCL                 | 03/2015                         | 05/2018                                           | 05/2018                                           | 194.11                         | 194.11                            | 0.00                                             | 0.00                | 0                        |
| 54                | 2 LANING FROM PASIGHAT TO PANGIN SECTION OF NH-229 FROM KM 0 TO KM 28                                | ROAD TRANSPORT AND HIGHWAYS | NHIDCL                 | 03/2015                         | 05/2018                                           | 05/2018                                           | 235.08                         | 235.08                            | 28.86                                            | 0.00                | 0                        |
| 55                | 2 LANING FROM LONGDING TO KANUBARI OF NH-52B FROM KM 0 TO KM 47.213 IN ARUNACHAL PRADESH             | ROAD TRANSPORT AND HIGHWAYS | NHIDCL                 | 03/2015                         | 06/2018                                           | 06/2018                                           | 394.00                         | 394.00                            | 0.00                                             | 0.00                | 0                        |
| 56                | CONSTRUCTION OF 2-LANE ROAD FROM KM 33 TO KM 65.00 OF AKAJAN-LIKABALI-BAME ROAD IN ARUNACHAL PRADESH | ROAD TRANSPORT AND HIGHWAYS | NHIDCL                 | 07/2015                         | 10/2018                                           | 10/2018                                           | 197.16                         | 197.16                            | 19.72                                            | 0.00                | 0                        |
| 57                | 2 LANING OF SINGER RIVER TO SIZOH NALA IN ARUNACHAL PRADESH ON EPC BASIS                             | ROAD TRANSPORT AND HIGHWAYS | NHIDCL                 | 10/2015                         | 01/2019                                           | 01/2019                                           | 179.82                         | 179.82                            | 0.00                                             | 0.00                | 0                        |

| SN   | PROJECT                                                                                              | SECTOR                               | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 85   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | REPORTED CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|------|------------------------------------------------------------------------------------------------------|--------------------------------------|------------------------|---------------------------------|---------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
| 58   | TWO LANING OF GOBOK - SIJON NALLAH (CORRECSPONDING TO EXISTING CH: 27.00 TO KM75.00) IN ARUNACHAL PR | ROAD TRANSPORT AND HIGHWAYS          | PWD                    | 03/2012                         | 05/2012                                           | N.A.                                              | 207.03                         | 207.03                            | 12.66                                            | 0.00                | N.A.                     |
| 59   | TWO LANING OF KHONSA - TISSA - LONGDING (NH-52B) (42.50 KM) IN ARUNACHAL PRADESH UNDER ARUNACHAL PRA | ROAD TRANSPORT AND HIGHWAYS          | PWD                    | 12/2011                         | 02/2012                                           | N.A.                                              | 156.63                         | 276.00                            | 140.75                                           | 76.21               | N.A.                     |
| 60   | TWO LANING OF LALPUL- MANMAO- CHANGLANG ROAD (NH-52B) IN ARUNACHAL PRADESH UNDER ARUNACHAL PRADESH P | ROAD TRANSPORT AND HIGHWAYS          | PWD                    | 11/2010                         | 03/2011                                           | N.A.                                              | 305.49                         | 305.49                            | 4.39                                             | 0.00                | N.A.                     |
| 61   | TWO LANING OF HOJ POTIN SECTION OF NH 229 (19.06 KM) IN ARUNACHAL PRADESH UNDER ARUNACHAL PRADESH PA | ROAD TRANSPORT AND HIGHWAYS          | PWD                    | 12/2009                         | 09/2010                                           | N.A.                                              | 165.00                         | 165.00                            | 135.01                                           | 0.00                | N.A.                     |
| 62   | TWO LANING OF YUPIA - HOJ SECTION (20.40 KM) IN ARUNACHAL PRADESH UNDER ARUNACHAL PRADESH PACKAGE OF | ROAD TRANSPORT AND HIGHWAYS HIGHWAYS | PWD                    | 12/2009                         | 09/2010                                           | N.A.                                              | 104.00                         | 201.00                            | 0.00                                             | 93.27               | N.A.                     |
| 63   | FOUR LANING OF ITANAGAR - HOLONGI SECTION OF NH-52A (19.26 KM) IN ARUNACHAL PRADESH UNDER PHASE 'A'  | ROAD TRANSPORT AND HIGHWAYS          | PWD                    | 01/2011                         | N.A.                                              | N.A.                                              | 264.16                         | 264.16                            | 0.00                                             | 0.00                | N.A.                     |
|      | ASSAM                                                                                                |                                      |                        |                                 |                                                   |                                                   |                                |                                   |                                                  |                     |                          |
| 64   | LGBRIMH-TEZPUR, ASSAM                                                                                | HEALTH AND FAMILY WELFARE            | HSCC                   | 07/2012                         | 12/2014                                           | 03/2016                                           | 175.57                         | 175.57                            | 113.50                                           | 0.00                | 15                       |
| 65   | ASSAM GAS CRACKER PROJECT                                                                            | PETROCHEMICAL S                      | BCPL                   | 04/2006                         | 04/2012                                           | 12/2015                                           | 5460.61                        | 9965.00                           | 9356.28                                          | 82.49               | 44                       |
| 66   | RESITING OF TINSUKIA TERMINAL PROJECT (DIGBOI MARKETING TERMINAL PROJECT)                            | PETROLEUM                            | IOCL                   | 06/2012                         | 07/2014                                           | 01/2017                                           | 150.00                         | 150.00                            | 140.02                                           | 0.00                | 30                       |
| 67   | DIESEL HYDROTREATOR                                                                                  | PETROLEUM                            | NRL                    | 07/2015                         | 01/2018                                           | 01/2018                                           | 1031.37                        | 1031.37                           | 38.82                                            | 0.00                | 0                        |
| 68   | TWENTY NOS. FEEDER GAS LINES                                                                         | PETROLEUM                            | OIL                    | 03/2009                         | 12/2016                                           | 12/2016                                           | 228.64                         | 214.19                            | 142.35                                           | -6.32               | 0                        |
| 69   | UPGRADATION OF CRUDE OIL PUMP STATIONS OF NAHARKATIYA- BARAUNI CRUDE OIL TRUNK PIPELINE              | PETROLEUM                            | OIL                    | 09/2012                         | 03/2015                                           | 08/2016                                           | 871.35                         | 1200.00                           | 565.63                                           | 37.72               | 17                       |
| 70   | CONSTRUCTION OF ONE ETP AND THREE ETPS CUM WATER INJECTION PLANTS(WIP)                               | PETROLEUM                            | ONGC                   | 06/2010                         | 01/2014                                           | N.A.                                              | 202.94                         | 202.94                            | 2.95                                             | 0.00                | N.A.                     |
| 71   | ASSAM RENEWAL PROJECT FOR GROUP A                                                                    | PETROLEUM                            | ONGC                   | 03/2009                         | 03/2013                                           | 03/2017                                           | 2465.15                        | 2378.89                           | 1803.00                                          | -3.50               | 48                       |
| 72   | BONGAIGAON THERMAL POWER PROJECT                                                                     | POWER                                | NTPC                   | 01/2008                         | 09/2011                                           | 03/2017                                           | 4375.35                        | 6749.18                           | 5944.00                                          | 54.25               | 66                       |
| 73   | KATAKHAL TO BHAIRABI                                                                                 | RAILWAYS                             | NFR                    | 04/1998                         | 12/2012                                           | 03/2016                                           | 227.90                         | 331.40                            | 182.22                                           | 45.41               | 39                       |

| SN    | PROJECT                                                                | SECTOR                                    | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 86   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | REPORTED CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|-------|------------------------------------------------------------------------|-------------------------------------------|------------------------|---------------------------------|---------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
| 74 #  | LUMDING-SILCHAR JIRIBAM, BADARPUR-BARAIGRAM KUMARGHAT NATIONAL PROJECT | RAILWAYS                                  | NFR                    | 04/1996                         | 03/2009                                           | 03/2016                                           | 1676.31                        | 5500.00                           | 4769.59                                          | 228.10              | 84                       |
| 75 #  | BPUTRA BRIDGE AT BOGIBIL AND LINK LINES NEFR                           | RAILWAYS                                  | NFR                    | 09/1997                         | 04/2008                                           | 06/2017                                           | 1500.00                        | 4996.19                           | 4102.70                                          | 233.08              | 110                      |
| 76    | NEW B.G. LINE FROM TETELIA TO BYRNIHAT (NATIONAL PROJECT), NEFR        | RAILWAYS                                  | NFR                    | 09/2006                         | N.A.                                              | 03/2017                                           | 200.00                         | 496.24                            | 213.72                                           | 148.12              | N.A.                     |
| 77    | AMBARI FALAKATA TO NEW MAYNAGURI                                       | RAILWAYS                                  | NFR                    | 04/2011                         | N.A.                                              | 03/2018                                           | 312.12                         | 453.10                            | 134.79                                           | 45.17               | N.A.                     |
| 78    | LUMDING-HOJAI PATCH DOUBLING PROJECT                                   | RAILWAYS                                  | NFR                    | 04/2012                         | N.A.                                              | 03/2019                                           | 246.07                         | 364.06                            | 0.30                                             | 47.95               | N.A.                     |
| 79    | DHARAMTUL TO SONAPUR (AS-19)                                           | ROAD TRANSPORT AND HIGHWAYS               | NHAI                   | 12/2003                         | 06/2008                                           | N.A.                                              | 200.00                         | 200.00                            | 0.00                                             | 0.00                | N.A.                     |
| 80    | NALBARI TO BIJNI (AS-8)                                                | ROAD TRANSPORT AND HIGHWAYS               | NHAI                   | 12/2003                         | 06/2008                                           | N.A.                                              | 200.00                         | 200.00                            | 0.00                                             | 0.00                | N.A.                     |
| 81 81 | SILCHAR-UDARBAND (PH.II) HN-54, KM.309 TO KM.275                       | ROAD TRANSPORT AND TRANSPORT AND HIGHWAYS | NHAI NHAI              | 12/2003 12/2003                 | 09/2007 09/2007                                   | N A N.A.                                          | 157 47 157.47                  | 157 47 157.47                     | 0 00 0.00                                        | 0 00 0.00           | N A N.A.                 |
| 82    | BRAHMPUTRA BRIDGE,NH NO-31                                             | ROAD TRANSPORT AND HIGHWAYS               | NHAI                   | 12/2003                         | 04/2010                                           | 09/2016                                           | 217.61                         | 309.56                            | 0.00                                             | 42.25               | 77                       |
| 83    | HARANGAJO TO MAIBANG, NH-54                                            | ROAD TRANSPORT AND HIGHWAYS               | NHAI                   | 12/2003                         | 07/2009                                           | 03/2016                                           | 196.00                         | 331.23                            | 0.00                                             | 68.99               | 80                       |
| 84    | MAIBANG TO LUMDING (AS-25), KM.83.400 TO KM.111.000                    | ROAD TRANSPORT AND HIGHWAYS               | NHAI                   | 12/2003                         | 04/2009                                           | 03/2016                                           | 199.81                         | 385.13                            | 0.00                                             | 92.75               | 83                       |
| 85    | MAIBANG TO LUMDING (AS-27), KM.40.000 TO KM.60.500                     | ROAD TRANSPORT AND HIGHWAYS               | NHAI                   | 12/2003                         | 04/2009                                           | 03/2016                                           | 200.00                         | 200.00                            | 0.00                                             | 0.00                | 83                       |
| 86    | HARANGAJO TO MAIBANG (AS-23), KM.126.450 TO KM.140.700                 | ROAD TRANSPORT AND HIGHWAYS               | NHAI                   | 12/2003                         | 02/2009                                           | 03/2016                                           | 280.00                         | 361.00                            | 0.00                                             | 28.93               | 85                       |
| 87    | MAIBANG TO LUMDING (AS-26), KM.60.500 TO KM.83.400, NH-54              | ROAD TRANSPORT AND HIGHWAYS               | NHAI                   | 12/2003                         | 11/2008                                           | 03/2016                                           | 167.64                         | 167.64                            | 0.00                                             | 0.00                | 88                       |
| 88    | MAIBANG TO LUMDING (AS-24), KM.111.000 TO KM.126.450                   | ROAD TRANSPORT AND HIGHWAYS               | NHAI                   | 12/2003                         | 11/2008                                           | 03/2016                                           | 155.04                         | 280.13                            | 0.00                                             | 80.68               | 88                       |
| 89    | NAGAON TO DHARAMTUL (AS-2)                                             | ROAD TRANSPORT AND HIGHWAYS               | NHAI                   | 12/2003                         | 06/2008                                           | 02/2016                                           | 264.72                         | 264.72                            | 0.00                                             | 0.00                | 92                       |
| 90    | BIJNI TO ASSAM WB BORDER (NH- 31.C)(1)(NHAI)                           | ROAD TRANSPORT AND HIGHWAYS               | NHAI                   | 12/2003                         | 06/2008                                           | 03/2016                                           | 195.00                         | 195.00                            | 0.00                                             | 0.00                | 93                       |

|   SN | PROJECT                                                                                              | SECTOR                      | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 87   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   REPORTED CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) |   TIME OVERRUN$ (MONTHS) |
|------|------------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|---------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
|   91 | BIJNI TO ASSAM /WB.BORDER (NH- 31.C)(NHAI)                                                           | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 06/2008                                           | 03/2016                                           |                         237.8  |                            237.8  |                                             0    |                   0 |                       93 |
|   92 | GUWAHATI TO NALBARI (AS-5)                                                                           | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 04/2008                                           | 04/2016                                           |                         198.16 |                            198.16 |                                           242.4  |                   0 |                       96 |
|   93 | NALBARI TO BIJNI (AS-6)                                                                              | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 06/2008                                           | 07/2016                                           |                         225    |                            225    |                                           311.13 |                   0 |                       97 |
|   94 | DHARAMTUL TO SONAPUR,KM 205- 183 (AS-20)                                                             | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 05/2008                                           | 08/2016                                           |                         160    |                            160    |                                             0    |                   0 |                       99 |
|   95 | SONAPUR TO GUWAHTI (AS-3)                                                                            | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 03/2008                                           | 07/2016                                           |                         245    |                            245    |                                             0    |                   0 |                      100 |
|   96 | GUWHATI TO NALBARI (AS-4)                                                                            | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 04/2008                                           | 08/2016                                           |                         175.96 |                            175.96 |                                             0    |                   0 |                      100 |
|   97 | NALBARI T BIJNI (AS-7)                                                                               | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 04/2008                                           | 01/2017                                           |                         208    |                            208    |                                           295.2  |                   0 |                      105 |
|   98 | HARANGAJO TO MAIBANG,KM 164.08- 190.587 NH-54                                                        | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 09/2007                                           | 12/2016                                           |                         212    |                            212    |                                             0    |                   0 |                      111 |
|   99 | BIJNI TO ASSAM/WB BORDER PH.II, KM.30.00 TO 0.00, NH-31 C                                            | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 06/2005                                           | 12/2016                                           |                         230    |                            230    |                                             0    |                   0 |                      138 |
|  100 | FOUR LANING OF NUMALIGARH TO JORHAT SECTION FROM KM. 402.500 TO KM. 453.000 (DESIGN KM 403.200 TO KM | ROAD TRANSPORT AND HIGHWAYS | NHIDCL                 | 05/2015                         | 05/2018                                           | 05/2018                                           |                         454.89 |                            454.89 |                                            22.75 |                   0 |                        0 |
|  101 | 4 LANING OF JORHAT TO JHANJI SECTION FROM KM. 453.00 TO KM. 491.08 (DESIGN KM 403.200 TO KM 454.240) | ROAD TRANSPORT AND HIGHWAYS | NHIDCL                 | 06/2015                         | 06/2018                                           | 06/2018                                           |                         437.39 |                            437.39 |                                             0    |                   0 |                        0 |
|  102 | FOUR LANING OF JHANJHI JN TO DEMOW SECTION FROM KM. 491.050 TO KM. 535.250(DESIGN KM 490.800 TO KM 5 | ROAD TRANSPORT AND HIGHWAYS | NHIDCL                 | 06/2015                         | 06/2018                                           | 06/2018                                           |                         463.49 |                            463.49 |                                             0    |                   0 |                        0 |
|  103 | 4 LANING FROM GOHPUR TO HOLONGI SECTION FROM KM 264.10 OF NH 52 TO KM 20.37 OF NH 52A                | ROAD TRANSPORT AND HIGHWAYS | NHIDCL                 | 12/2015                         | 06/2018                                           | 06/2018                                           |                         223.3  |                            223.3  |                                             0    |                   0 |                        0 |
|  104 | FOUR LANING FROM GOHPUR TO HOLONGI SECTION FROM KM 264.10 OF NH 52 TO KM 20.37 OF NH 52A             | ROAD TRANSPORT AND HIGHWAYS | NHIDCL                 | 03/2015                         | 11/2018                                           | 11/2018                                           |                         168.39 |                            168.39 |                                             0    |                   0 |                        0 |
|  105 | 4 LANING FROM KALIABOR TINALI TO DOLABARI SECTION FROM KM 0.0 TO KM 17.3 OF NH 37A INCL. ADDITIONAL  | ROAD TRANSPORT AND HIGHWAYS | NHIDCL                 | 10/2014                         | 11/2018                                           | 11/2018                                           |                         588.95 |                            588.95 |                                             0    |                   0 |                        0 |

| SN   | PROJECT                                                                                              | SECTOR                      | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 88   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | REPORTED CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|------|------------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|---------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
| 106  | 4 LANING FROM END OF NAGAON BYPASS TO RANGAGARA (KM. 278.60 TO KM. 297.00) OF NH-37ON EPC BASIS      | ROAD TRANSPORT AND HIGHWAYS | NHIDCL                 | 12/2015                         | 12/2018                                           | 12/2018                                           | 225.02                         | 225.02                            | 0.00                                             | 0.00                | 0                        |
| 107  | 4 LANING FROM RANGAGARA TO KALIABHOR TINALI FROM KM 297.00 TO KM 315.315 OF NH-37 ON EPC BASIS.      | ROAD TRANSPORT AND HIGHWAYS | NHIDCL                 | 12/2015                         | 12/2018                                           | 12/2018                                           | 289.99                         | 289.99                            | 0.00                                             | 0.00                | 0                        |
| 108  | FOUR LANING FROM BISWANATH CHARIALI TO GOHPUR FROM KM 208 TO KM 264.10 OF NH-52                      | ROAD TRANSPORT AND HIGHWAYS | NHIDCL                 | 06/2016                         | 01/2019                                           | 01/2019                                           | 829.00                         | 829.00                            | 0.00                                             | 0.00                | 0                        |
| 109  | 4 LANING FROM JAMUGURI TO BISWANATH CHARIALI FROM KM 182 TO KM 208 OF NH-52                          | ROAD TRANSPORT AND HIGHWAYS | NHIDCL                 | 01/1991                         | N.A.                                              | N.A.                                              | 520.01                         | 520.01                            | 0.00                                             | 0.00                | N.A.                     |
| 110  | 2 LANING OF OF LUMDING-DIPHU- MANJA ROAD (L=54.37 KM.) HAFLONG JATINGA ROAD (L=7.46 KM.) BASKA BAR   | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 11/2010                         | 02/2011                                           | N.A.                                              | 470.20                         | 470.20                            | 7.97                                             | 0.00                | N.A.                     |
| 111  | 2 LANING FROM KANUBARI TO START OF BOGIBEEL BRIDGE APPROACHES OF NH-52B(EXTN) IN ASSAM               | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 11/2010                         | 05/2017                                           | 05/2017                                           | 268.08                         | 268.08                            | 103.22                                           | 0.00                | 0                        |
| 112  | STRENGTHENING AND CONSTRUCTION OF PAVED SHOULDERS INCLUDING REHABILITATION/REPAIRING OF BRIDGES FROM | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 05/2011                         | 02/2018                                           | 02/2018                                           | 176.22                         | 176.22                            | 106.61                                           | 0.00                | 0                        |
| 113  | STRENGTHENING AND WIDENING OF NH-44 FROM KM.173.125 TO KM. 272.241 OF NH-44 AND ALONG THE KARIMGANJ  | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 11/2014                         | 02/2018                                           | 02/2018                                           | 218.31                         | 218.31                            | 0.00                                             | 0.00                | 0                        |
|      | BIHAR                                                                                                |                             |                        |                                 |                                                   |                                                   |                                |                                   |                                                  |                     |                          |
| 114  | REPLACEMENT OF COKE CHAMBERS                                                                         | PETROLEUM                   | IOCL                   | 04/2013                         | 02/2016                                           | 10/2016                                           | 480.00                         | 422.00                            | 238.14                                           | -12.08              | 8                        |
| 115  | NPGCPL-NABINAGAR STPP - JV (3X660 MW)                                                                | POWER                       | NTPC                   | 01/2013                         | 01/2018                                           | 01/2018                                           | 12964.60                       | 12964.60                          | 6002.76                                          | 0.00                | 0                        |
| 116  | KBUNL-MUZAFFARPUR TPP STAGE-II- SUBSIDIARY (2X195 MW)                                                | POWER                       | NTPC                   | 03/2010                         | 01/2013                                           | 03/2016                                           | 3984.03                        | 3984.03                           | 3290.44                                          | 0.00                | 38                       |
| 117  | BRBCL-NABINAGAR TPP- JV (4X250 MW)                                                                   | POWER                       | NTPC                   | 01/2007                         | 05/2014                                           | 09/2017                                           | 5353.00                        | 5353.00                           | 5472.83                                          | 0.00                | 40                       |
| 118  | BARH STPP(3X660MW) NTPC                                                                              | POWER                       | NTPC                   | 02/2005                         | 01/2011                                           | 05/2018                                           | 8692.97                        | 15095.67                          | 11675.00                                         | 73.65               | 88                       |
| 119  | PRE-CONSTRUCTION ACTIVITIES OF 1320 MWBUXAR THERMAL POWER PLANT                                      | POWER                       | SJVNL                  | 05/2015                         | 12/2016                                           | 12/2016                                           | 436.68                         | 436.68                            | 439.94                                           | 0.00                | 0                        |
| 120  | GAYA-DALTONGANJ VIA RAFIGANJ (NL)                                                                    | RAILWAYS                    | ECOR                   | 04/2008                         | N.A.                                              | N.A.                                              | 445.25                         | 445.25                            | 1.14                                             | 0.00                | N.A.                     |
| 121  | BIHTA-AURANGABAD (NL)                                                                                | RAILWAYS                    | ECOR                   | 04/2008                         | N.A.                                              | N.A.                                              | 326.20                         | 326.20                            | 1.68                                             | 0.00                | N.A.                     |
| 122  | SAKRI-HASANPUR ROAD (NL)                                                                             | RAILWAYS                    | ECOR                   | 04/1999                         | N.A.                                              | N.A.                                              | 175.69                         | 325.00                            | 259.31                                           | 84.98               | N.A.                     |

| SN    | PROJECT                                                                  | SECTOR                      | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 89   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | REPORTED CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|-------|--------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|---------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
| 123   | CHHAPRA-MUZAFFARPUR (NL)                                                 | RAILWAYS                    | ECOR                   | 04/2006                         | N.A.                                              | N.A.                                              | 285.07                         | 378.56                            | 111.87                                           | 32.80               | N.A.                     |
| 124   | MANSI-PURNIA (EXTENSION OF MANSI-SAHARSA) GAN ECR                        | RAILWAYS                    | ECR                    | 04/1996                         | 03/2012                                           | N.A.                                              | 332.92                         | 477.88                            | 498.37                                           | 43.54               | N.A.                     |
| 125   | JAYANAGAR-DARBHANGA-NARKATIA GANJ(GC),ECR                                | RAILWAYS                    | ECR                    | 04/1997                         | 03/2012                                           | N.A.                                              | 501.69                         | 1043.56                           | 819.19                                           | 108.01              | N.A.                     |
| 126   | KOSI BRIDGE (NL), ECR                                                    | RAILWAYS                    | ECR                    | 04/2002                         | 03/2012                                           | N.A.                                              | 322.95                         | 341.41                            | 325.36                                           | 5.72                | N.A.                     |
| 127 # | RAIL-CUM-ROAD BRIDGE AT MUNGER (NL), ECR                                 | RAILWAYS                    | ECR                    | 04/2002                         | 03/2009                                           | N.A.                                              | 921.00                         | 2363.00                           | 1691.12                                          | 156.57              | N.A.                     |
| 128 # | PATNA GANGA BRIDGE (NL), ECR                                             | RAILWAYS                    | ECR                    | 04/2001                         | 10/2007                                           | N.A.                                              | 624.47                         | 2921.00                           | 2521.72                                          | 367.76              | N.A.                     |
| 129   | HAJIPUR-SUGAULI VIA VAISHALI (NL), ECR                                   | RAILWAYS                    | ECR                    | 04/2003                         | N.A.                                              | N.A.                                              | 528.65                         | 324.66                            | 227.03                                           | -38.59              | N.A.                     |
| 130   | KHAGARIA-KUSHESHWAR ASTHAN (NL) (ECR)                                    | RAILWAYS                    | ECR                    | 04/1997                         | N.A.                                              | N.A.                                              | 162.87                         | 541.00                            | 158.58                                           | 232.17              | N.A.                     |
| 131   | SAMASTIPUR-DARBANGHA                                                     | RAILWAYS                    | ECR                    | 05/2015                         | N.A.                                              | N.A.                                              | 380.00                         | 380.00                            | 0.00                                             | 0.00                | N.A.                     |
| 132   | DANIAWAN-BIHARSARIF (NL), ECR                                            | RAILWAYS                    | ECR                    | 04/2001                         | N.A.                                              | N.A.                                              | 406.92                         | 339.00                            | 204.83                                           | -16.69              | N.A.                     |
| 133   | NAWADA-LAXMIPUR (NL)                                                     | RAILWAYS                    | ECR                    | 04/2008                         | N.A.                                              | N.A.                                              | 620.57                         | 620.57                            | 0.00                                             | 0.00                | N.A.                     |
| 134   | DARBANGHA-KUSHESHWARSTHAN (NL)                                           | RAILWAYS                    | ECR                    | 04/2005                         | N.A.                                              | N.A.                                              | 205.00                         | 205.00                            | 5.21                                             | 0.00                | N.A.                     |
| 135   | MOTIHARI-SITAMARHI (NL)                                                  | RAILWAYS                    | ECR                    | 04/2006                         | N A . .                                           | N A . .                                           | 211 00 .                       | 926 09 .                          | 4 41 .                                           | 338 91 .            | N A . .                  |
| 136   | SITAMARHI-JAYNAGAR-NIRMALI VIA SURSAND (NL)                              | RAILWAYS                    | ECR                    | 04/2008                         | N.A.                                              | N.A.                                              | 678.62                         | 239.32                            | 17.17                                            | -64.73              | N.A.                     |
| 137   | MUZAFFARPUR-KATRA-ORAI- JANAKPUR ROAD (NL)                               | RAILWAYS                    | ECR                    | 04/2008                         | N.A.                                              | N.A.                                              | 228.05                         | 228.05                            | 1.52                                             | 0.00                | N.A.                     |
| 138   | ARARIA-SUPAUL (NL)                                                       | RAILWAYS                    | ECR                    | 04/2008                         | N.A.                                              | N.A.                                              | 304.41                         | 304.41                            | 0.19                                             | 0.00                | N.A.                     |
| 139   | KURSELA-BIHARIGANJ (NL)                                                  | RAILWAYS                    | ECR                    | 04/2008                         | N.A.                                              | N.A.                                              | 192.56                         | 192.56                            | 0.38                                             | 0.00                | N.A.                     |
| 140   | MUZAFFARPUR-DARBANGHA (NL)                                               | RAILWAYS                    | ECR                    | 04/2008                         | N.A.                                              | N.A.                                              | 281.30                         | 281.30                            | 0.58                                             | 0.00                | N.A.                     |
| 141   | SAKRI-NIRMALI AND JHANJHARPUR- LAUKAHABAZAR AND SAHARSA- FORBESGANJ (GC) | RAILWAYS                    | ECR                    | 04/2004                         | N.A.                                              | N.A.                                              | 372.14                         | 355.81                            | 294.07                                           | -4.39               | N.A.                     |
| 142   | JAYNAGAR-BIJALPURA INCLUDING EXTENSION BIJALPURA- BARDIBAS(NEPAL) GC     | RAILWAYS                    | ECR                    | 04/2009                         | N.A.                                              | N.A.                                              | 470.00                         | 470.00                            | 40.00                                            | 0.00                | N.A.                     |
| 143   | HAJIPUR-RAMDAYALUNAGAR DOUBLING                                          | RAILWAYS                    | ECR                    | 04/2013                         | N.A.                                              | N.A.                                              | 213.01                         | 367.17                            | 17.19                                            | 72.37               | N.A.                     |
| 144   | MAHARAJGANJ-MASRAKH (NL) - NER                                           | RAILWAYS                    | NER                    | 04/2003                         | N.A.                                              | N.A.                                              | 218.19                         | 343.00                            | 216.17                                           | 57.20               | N.A.                     |
| 145   | KATIHAR - JOGBANI (GC)(NEFR)                                             | RAILWAYS                    | NFR                    | 09/2001                         | 12/2010                                           | 03/2018                                           | 492.98                         | 1727.27                           | 743.74                                           | 250.37              | 87                       |
| 146   | KISHANGANJ JALALGARH, NL, NEFR                                           | RAILWAYS                    | NFR                    | 04/2008                         | N.A.                                              | 03/2018                                           | 282.92                         | 565.13                            | 2.80                                             | 99.75               | N.A.                     |
| 147   | NEW B.G. LINE FROM ARARIA TO GALGALIA (THAKURGUNG), NEFR                 | RAILWAYS                    | NFR                    | 09/2006                         | N.A.                                              | 03/2019                                           | 300.00                         | 827.73                            | 53.52                                            | 175.91              | N.A.                     |
| 148   | ARA-BHABHUA ROAD (NL)                                                    | RAILWAYS                    | SER                    | 04/2008                         | N.A.                                              | N.A.                                              | 490.80                         | 490.80                            | 0.39                                             | 0.00                | N.A.                     |
| 149   | FOUR LANING OF KOILWAR TO BHOJPUR                                        | ROAD TRANSPORT AND HIGHWAYS | DORTH                  | 08/2015                         | N.A.                                              | N.A.                                              | 814.04                         | 814.04                            | 0.00                                             | 0.00                | N.A.                     |

|   SN | PROJECT                                                                                                                           | SECTOR                      | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 90   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   REPORTED CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|-----------------------------------------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|---------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
|  150 | REHABILITATION AND UPGRADING TO 2 LANE WITH PAVED SHOULDERS CONFIGURATION AND STRENGTHENING OF ANISH                              | ROAD TRANSPORT AND HIGHWAYS | MORTH                  | 10/2013                         | 08/2014                                           | 08/2014                                           |                         278.39 |                            278.39 |                                            22.18 |                0    | 0                        |
|  151 | REHABILITATION AND UPGRADING TO 2 LANES/2 LANE WITH PAVED SHOULDERS CONFIGURATION OF ANISABAD-AURANG                              | ROAD TRANSPORT AND HIGHWAYS | MORTH                  | 01/1991                         | 08/2016                                           | 08/2016                                           |                         282.41 |                            282.41 |                                             0    |                0    | 0                        |
|  152 | REHABILITATION AND UPGRADING TO 2 LANES/2 LANE WITH PAVED SHOULDERS CONFIGURATION OF ANISABAD-AURANG                              | ROAD TRANSPORT AND HIGHWAYS | MORTH                  | 01/1991                         | 10/2016                                           | 10/2016                                           |                         358.22 |                            358.22 |                                             0    |                0    | 0                        |
|  153 | REHABILITATION AND UPGRADING TO 2 LANES/2 LANE WITH PAVED SHOULDERS CONFIGURATION OF BIRPUR - BIHPUR                              | ROAD TRANSPORT AND HIGHWAYS | MORTH                  | 01/1991                         | N.A.                                              | N.A.                                              |                         675    |                            675    |                                             0    |                0    | N.A.                     |
|  154 | REHABILITATION AND UPGRADING TO 2 LANES-2 LANE WITH PAVED SHOULDERS CONFIGURATION OF                                              | ROAD TRANSPORT AND HIGHWAYS | MORTH                  | 01/1991                         | N.A.                                              | N.A.                                              |                         478.35 |                            478.35 |                                             0    |                0    | N.A.                     |
|  155 | REHABILITATION AND UPGRADING REHABILITATION AND UPGRADING TO 2 LANE WITH PAVED SHOULDERS CONFIGURATION AND STRENGTHENING OF ANISH | ROAD TRANSPORT AND HIGHWAYS | MORTH                  | 10/2014                         | 03/2014                                           | 09/2016                                           |                         377.64 |                            377.64 |                                           105.83 |                0    | 30                       |
|  156 | 2LANING WITH PS GOPALGANJ- CHAPPRA                                                                                                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2011                         | 05/2014                                           | N.A.                                              |                         325.51 |                            325    |                                           160.2  |               -0.16 | N.A.                     |
|  157 | DEEWAPUR TO UP/BIHAR BORDER (LMNHP-9)-NH-28, KM.402-360.915                                                                       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 10/2008                                           | N.A.                                              |                         300    |                            300    |                                             0    |                0    | N.A.                     |
|  158 | FOUR LANING OF PATNA TO KOILWAR                                                                                                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 08/2015                         | N.A.                                              | N.A.                                              |                         556.07 |                            556.07 |                                             0    |                0    | N.A.                     |
|  159 | FOUR OF SIMARIA - KHAGARIA SECTION OF NH-31                                                                                       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2015                         | N.A.                                              | N.A.                                              |                        1041.1  |                           1041.1  |                                             0    |                0    | N.A.                     |
|  160 | FOUR LANING OF FORBESGANJ - JOGBANI                                                                                               | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 08/2015                         | N.A.                                              | N.A.                                              |                         322.09 |                            322.09 |                                             0    |                0    | N.A.                     |
|  161 | FOUR LANING OF BHOJPUR TO BUXAR                                                                                                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 01/1991                         | N.A.                                              | N.A.                                              |                         642.41 |                            642.41 |                                             0    |                0    | N.A.                     |
|  162 | FOUR LANING OF BAKHTIYARPUR - MOKAMA SECTION OF NH-31                                                                             | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 01/1991                         | N.A.                                              | N.A.                                              |                        1167.45 |                           1167.45 |                                             0    |                0    | N.A.                     |
|  163 | TWO LANING WITH PS OF BIHARAHARIF -BARBIGHA - MOKAMA                                                                              | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 08/2015                         | N.A.                                              | N.A.                                              |                         399.54 |                            399.54 |                                             0    |                0    | N.A.                     |

| SN      | PROJECT                                                                                             | SECTOR                        | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 91   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | REPORTED CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|---------|-----------------------------------------------------------------------------------------------------|-------------------------------|------------------------|---------------------------------|---------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
| 164     | TWO LANING WITH PS OF CHHAPRA GOPALGANJ                                                             | - ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 08/2015                         | N.A.                                              | N.A.                                              | 854.80                         | 854.80                            | 0.00                                             | 0.00                | N.A.                     |
| 165     | TWO LANING WITH PS OF CHHAPRA REWAGHAT - MUZAFFARPUR                                                | - ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 08/2015                         | N.A.                                              | N.A.                                              | 516.13                         | 516.13                            | 18.48                                            | 0.00                | N.A.                     |
| 166     | PATNA-BAKTZARPUR KM.181.3 TO KM.231.95                                                              | ROAD TRANSPORT AND HIGHWAYS   | NHAI                   | 09/2011                         | 03/2014                                           | 06/2016                                           | 574.00                         | 574.00                            | 898.99                                           | 0.00                | 27                       |
| 167     | 2-LANNING WITH PS KHAGARIA- PURNEA                                                                  | ROAD TRANSPORT AND HIGHWAYS   | NHAI                   | 05/2011                         | 02/2014                                           | 06/2016                                           | 664.00                         | 664.00                            | 654.59                                           | 0.00                | 28                       |
| 168     | 2 LANNING OF MUZAFFARPUR - SONBARSA                                                                 | ROAD TRANSPORT AND HIGHWAYS   | NHAI                   | 05/2011                         | 11/2013                                           | 06/2016                                           | 511.54                         | 511.54                            | 545.27                                           | 0.00                | 31                       |
| 169     | 2-LANNING WITH PS MOTIHARI- RAXAUL                                                                  | ROAD TRANSPORT AND HIGHWAYS   | NHAI                   | 10/2011                         | 04/2014                                           | 12/2016                                           | 375.09                         | 375.09                            | 494.33                                           | 0.00                | 32                       |
| 170 170 | 2 LANNING OF MOKAMA MUNGER 2 LANNING OF MOKAMA-MUNGER                                               | ROAD TRANSPORT AND HIGHWAYS   | NHAI NHAI              | 05/2011 05/2011                 | 05/2013 05/2013                                   | 04/2016 04/2016                                   | 351 54 351.54                  | 351 54 351.54                     | 351 23 351.23                                    | 0 00 0.00           | 35 35                    |
| 171     | 4-LANNING OF CHAPRA-HAJIPUR                                                                         | ROAD TRANSPORT AND HIGHWAYS   | NHAI                   | 01/2011                         | 07/2013                                           | 12/2016                                           | 575.00                         | 575.00                            | 604.61                                           | 0.00                | 41                       |
| 172     | 2-LANING WITH PAVED SHOULDER OF MUZAFFARPUR-BARAUNI                                                 | ROAD TRANSPORT AND HIGHWAYS   | NHAI                   | 07/2012                         | 07/2014                                           | 12/2017                                           | 356.40                         | 356.40                            | 348.00                                           | 0.00                | 41                       |
| 173     | PATNA-MUZZAFFARPUR                                                                                  | ROAD TRANSPORT AND HIGHWAYS   | NHAI                   | 08/2010                         | 02/2013                                           | 12/2016                                           | 671.30                         | 671.30                            | 880.29                                           | 0.00                | 46                       |
| 174     | KOTWA TO DEWAPUR (LMNHP-10)                                                                         | ROAD TRANSPORT AND HIGHWAYS   | NHAI                   | 11/2005                         | 11/2008                                           | 03/2016                                           | 240.00                         | 240.00                            | 295.38                                           | 0.00                | 88                       |
| 175     | FORBESGANJ TO SIMRAHI (NH- 57)(NHAI)                                                                | ROAD TRANSPORT AND HIGHWAYS   | NHAI                   | 12/2003                         | 09/2008                                           | 04/2016                                           | 332.94                         | 332.94                            | 497.20                                           | 0.00                | 91                       |
| 176     | REHABILITATION AND UPGRADING TO 2 LANES/2 LANE WITH PAVED SHOULDERS CONFIGURATION OF SITAMARHIKM 40 | ROAD TRANSPORT AND HIGHWAYS   | PWD                    | 01/1991                         | N.A.                                              | N.A.                                              | 154.62                         | 154.62                            | 0.00                                             | 0.00                | N.A.                     |
| 177     | REHABILITATION AND UPGRADING TO 2 LANES/2 LANE WITH PAVED SHOULDERS (KM 40 TO KM 219.945) OF NH-104 | ROAD TRANSPORT AND HIGHWAYS   | PWD                    | 01/1991                         | N.A.                                              | N.A.                                              | 319.68                         | 319.68                            | 0.00                                             | 0.00                | N.A.                     |
| 178     | IRRIGATION WORK OF BAGMATI                                                                          | STEEL                         | HSCL                   | 10/2005                         | 03/2015                                           | 03/2017                                           | 956.00                         | 956.00                            | 0.00                                             | 0.00                | 24                       |
| 179     | RESIDENTIAL AND OTHER COMPLEXES FOR THE CAMPUS OF IIT PATNA AT BIHTA                                | URBAN DEVELOPMENT             | CPWD                   | 02/2012                         | 09/2014                                           | 07/2015                                           | 171.10                         | 202.00                            | 192.24                                           | 18.06               | 10                       |

| SN    | PROJECT                                                                                            | SECTOR    | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 92   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | REPORTED CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|-------|----------------------------------------------------------------------------------------------------|-----------|------------------------|---------------------------------|---------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
|       | CHHATISGARH                                                                                        |           |                        |                                 |                                                   |                                                   |                                |                                   |                                                  |                     |                          |
| 180   | AMLAI OC EXPANSION SECTOR B (1.50 MTY)                                                             | COAL      | SECL                   | 11/2009                         | 03/2016                                           | 03/2016                                           | 198.59                         | 198.59                            | 125.13                                           | 0.00                | 0                        |
| 181   | AMERA OC RCE                                                                                       | COAL      | SECL                   | 02/2015                         | 03/2018                                           | 03/2018                                           | 335.97                         | 335.97                            | 34.09                                            | 0.00                | 0                        |
| 182   | BIJARI OC RCE (1.50 MTY)                                                                           | COAL      | SECL                   | 05/2014                         | 03/2020                                           | 03/2020                                           | 164.49                         | 164.49                            | 76.43                                            | 0.00                | 0                        |
| 183   | AMGAON OPENCAST PROJECT RCE                                                                        | COAL      | SECL                   | 07/2015                         | 03/2020                                           | 03/2020                                           | 316.10                         | 316.10                            | 16.87                                            | 0.00                | 0                        |
| 184   | CHHAL OC SEAM -III (6.00 MTY)                                                                      | COAL      | SECL                   | 12/2013                         | 03/2022                                           | 03/2022                                           | 610.63                         | 610.33                            | 0.00                                             | -0.05               | 0                        |
| 185   | PELMA OCP(15.00MTY)                                                                                | COAL      | SECL                   | 11/2014                         | 03/2023                                           | 03/2023                                           | 1624.59                        | 1624.59                           | 5.43                                             | 0.00                | 0                        |
| 186   | DURGAPUR OPENCAST PROJECT                                                                          | COAL      | SECL                   | 02/2015                         | 03/2023                                           | 03/2023                                           | 916.24                         | 916.24                            | 0.00                                             | 0.00                | 0                        |
| 187   | KUSMUNDA EXPN.OCP(SECL)(15- 50)MTY                                                                 | COAL      | SECL                   | 08/2013                         | 03/2023                                           | 03/2023                                           | 7612.33                        | 7612.33                           | 813.94                                           | 0.00                | 0                        |
| 188   | MADANNAGAR OPENCAST PROJECT                                                                        | COAL      | SECL                   | 10/2015                         | 03/2024                                           | 03/2024                                           | 1875.32                        | 1875.32                           | 0.00                                             | 0.00                | 0                        |
| 189   | GEVRA EXPANSION OCP (SECL) (25- 35) MTY                                                            | COAL      | SECL                   | 06/2010                         | 03/2014                                           | 03/2016                                           | 2675.67                        | 2675.67                           | 2023.54                                          | 0.00                | 24                       |
| 190   | BAROUD OC EXPANSION (RCE)- 3MTY                                                                    | COAL      | SECL                   | 04/2012                         | 03/2016                                           | 03/2018                                           | 258.56                         | 258.56                            | 102.72                                           | 0.00                | 24                       |
| 191   | MANIKPUR OC EXPANSION (3.5 MTY)                                                                    | COAL      | SECL                   | 12/2009                         | 03/2014                                           | 03/2018                                           | 321.50                         | 321.50                            | 211.06                                           | 0.00                | 48                       |
| 192   | JAGANNATHPOR OCP(3.00MTY)                                                                          | COAL      | SECL                   | 09/2008                         | 03/2015                                           | 03/2020                                           | 152.43                         | 152.43                            | 24.72                                            | 0.00                | 60                       |
| 193   | KARTALI (EAST) OCP (2.50 MTY)                                                                      | COAL      | SECL                   | 07/2008                         | 03/2014                                           | 03/2020                                           | 178.44                         | 178.44                            | 0.30                                             | 0.00                | 72                       |
| 194   | MARKETING TOP AT KORBA                                                                             | PETROLEUM | IOCL                   | 01/2011                         | 09/2016                                           | 09/2016                                           | 141.86                         | 232.00                            | 174.38                                           | 63.54               | 0                        |
| 195   | LARA SUPER THERMAL POWER PROJECT STAGE-I (2 X 800 MW)                                              | POWER     | NTPC                   | 12/2012                         | 06/2017                                           | 06/2017                                           | 11846.00                       | 11846.00                          | 6152.00                                          | 0.00                | 0                        |
| 196   | WR-NR HVDC INTERCONNECTOR FOR IPP PROJECTS IN CHHATTISGARH                                         | POWER     | PGCIL                  | 03/2012                         | 06/2015                                           | 06/2016                                           | 9569.76                        | 9569.76                           | 5922.99                                          | 0.00                | 12                       |
| 197   | SYSTEM STRENTHENING IN RAIPUR WARDHA CORRIDOR FOR IPP PROJECTS IN CHHATTISGARH                     | POWER     | PGCIL                  | 01/2012                         | 01/2015                                           | 06/2016                                           | 1422.85                        | 1422.85                           | 1474.62                                          | 0.00                | 17                       |
| 198   | ESTABLISHMENT OF POOLING STATIONS AT CHAMPA AND RAIGARH FOR IPP GENERATION PROJECT IN CHHATTISGARH | POWER     | PGCIL                  | 05/2011                         | 05/2014                                           | 06/2016                                           | 1961.87                        | 2310.58                           | 1801.75                                          | 17.77               | 25                       |
| 199   | SYSTEM STRENGTHENING IN NORTH/WEST PART OF WRFOR IPP PROJECTS IN CHATTISGARH                       | POWER     | PGCIL                  | 12/2011                         | 08/2014                                           | 12/2016                                           | 1746.65                        | 2228.71                           | 1501.63                                          | 27.60               | 28                       |
| 200   | TRANSMISSION SYSTEM STRENGTHENING IN WESTERN PART OF WRFOR IPPS GENERATION PROJECTS IN CHATTISGARH | POWER     | PGCIL                  | 11/2011                         | 07/2014                                           | 12/2016                                           | 2127.51                        | 2127.51                           | 2350.13                                          | 0.00                | 29                       |
| 201 # | KIRANDUL - JAGDALPUR DOUBLING                                                                      | RAILWAYS  | ECOR                   | 12/2012                         | N.A.                                              | 03/2018                                           | 826.57                         | 1143.60                           | 189.12                                           | 38.35               | N.A.                     |
| 202   | DALLI-RAJHARA - RAOGHAT(PART OF DALLI-RAJHARA- JAGDALPUR),NL,RVNL                                  | RAILWAYS  | RVNL                   | 04/1995                         | 12/2012                                           | N.A.                                              | 304.00                         | 304.00                            |                                                  | 0.00                | N.A.                     |
| 203   | SALKA ROAD -ANUPNAGAR LINE DOUBLING                                                                | RAILWAYS  | RVNL                   | 09/2006                         | 03/2010                                           | 12/2017                                           | 324.90                         | 385.54                            | 351.79                                           | 18.66               | 93                       |

9

3

|   SN | PROJECT                                                                                               | SECTOR                      | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   REPORTED CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|-------------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
|  204 | REHABILITATION AND UPGRADATION OF NH-64 FROM KM.0.00 TO 28.110(ZIRAKPUR TO PATIALA SEC.) TO 4 LANE I  | ROAD TRANSPORT AND HIGHWAYS | MORTH                  | 03/2015                         | N.A.                                           | N.A.                                              |                         422.34 |                            422.34 |                                             8.89 |                   0 | N.A.                     |
|  205 | FOUR LANING OF ORISSA/CHATTISGARH BORDER - AURANG SECTION                                             | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2013                         | 08/2015                                        | 03/2016                                           |                        1232    |                           1232    |                                             0    |                   0 | N.A.                     |
|  206 | FOUR LANING OF SIMGA - SARAGAON                                                                       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2015                         | N.A.                                           | N.A.                                              |                         596.67 |                            596.67 |                                             0    |                   0 | N.A.                     |
|  207 | FOUR LANING OF SARAGAON - BILASPUR                                                                    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2015                         | N.A.                                           | N.A.                                              |                         509.13 |                            509.13 |                                             0    |                   0 | N.A.                     |
|  208 | FOUR / SIX LANING OF RAIPUR - SIMGA ( PKG-1)                                                          | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2015                         | N.A.                                           | N.A.                                              |                         726.67 |                            726.67 |                                             0    |                   0 | N.A.                     |
|  209 | REHABILITATION AND UPGRADATION OF NH-111 FROM KM. 82.500 TO 163.400 (KATHGHORA TO SHIVNAGAR SECTION   | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 11/2015                         | 12/2015                                        | N.A.                                              |                         485.44 |                            485.44 |                                             0    |                   0 | N.A.                     |
|  210 | REHABILITATION AND UP GRADATION OF NH-43 FROM KM.81.500-KM 130.00 DHAMTARI- KANKER SECTION.           | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 10/2014                         | 03/2015                                        | N.A.                                              |                         213.47 |                            213.47 |                                            20.7  |                   0 | N.A.                     |
|  211 | REHABILITATION AND UPGRADATION OF NH-43 KM. 180.00 TO 241.00 ( BEDMA-DAHIKONDA) UNDER NHDP-IV         | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 10/2014                         | 03/2015                                        | N.A.                                              |                         298.34 |                            298.34 |                                             5.26 |                   0 | N.A.                     |
|  212 | REHABILITATION AND UPGRADATION OF NH-43 KM. 241.000 TO 298.000 (DAHIKONDA TO JAGDALPUR) UNDER NHDP-I  | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 11/2014                         | 03/2015                                        | N.A.                                              |                         262.54 |                            262.54 |                                            10.14 |                   0 | N.A.                     |
|  213 | CONSTRUCION OF 2 LANE ROAD FROM KM. 28700-292.00, 322.00- 342.00 AND 352.00- 400.00 OF NH 63 (OLD NH- | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 12/2010                         | 12/2012                                        | N.A.                                              |                         169.26 |                            169.26 |                                           111.73 |                   0 | N.A.                     |
|  214 | REHABILITATION AND UP GRADATION OF NH-12A FROM KM191.422-KM 242.300 CHILPI- KAWARDHA SECTION.         | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 12/2015                         | N.A.                                           | N.A.                                              |                         291.05 |                            291.05 |                                             0    |                   0 | N.A.                     |
|  215 | REHABILITATION AND UP GRADATION OF NH-12A FROM KM246.849-KM 317.406 KAWARDHA- SIMGA SECTION.          | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 12/2014                         | N.A.                                           | N.A.                                              |                         394.2  |                            394.2  |                                            96.04 |                   0 | N.A.                     |
|  216 | NMDC INTEGRATED STEEL PLANT                                                                           | STEEL                       | NMDC                   | 01/2010                         | 05/2015                                        | 12/2016                                           |                       15525    |                          15525    |                                          9162.07 |                   0 | 19                       |
|  217 | DEVELOPMENT OF PERMANENT BARRACKS AT 21 LOCATIONS AT ROWGHAT DEPOSIT                                  | STEEL                       | SAIL                   | 04/2014                         | 04/2015                                        | 12/2016                                           |                         188.93 |                            188.93 |                                            61.26 |                   0 | 20                       |

9

3

| SN   | PROJECT                                                                                           | SECTOR                    | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 94   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | REPORTED CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|------|---------------------------------------------------------------------------------------------------|---------------------------|------------------------|---------------------------------|---------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
| 218  | EXPANSION OF BHILAI STEEL PLANT                                                                   | STEEL                     | SAIL                   | 08/2010                         | 03/2013                                           | 11/2016                                           | 17265.00                       | 17265.00                          | 15905.05                                         | 0.00                | 44                       |
|      | D & N HAVELI                                                                                      |                           |                        |                                 |                                                   |                                                   |                                |                                   |                                                  |                     |                          |
| 219  | DAMAN DEVELOPMENT PROJECT                                                                         | PETROLEUM                 | ONGC                   | 08/2014                         | 05/2019                                           | 03/2020                                           | 6086.08                        | 6086.08                           | 749.95                                           | 0.00                | 10                       |
|      | DELHI                                                                                             |                           |                        |                                 |                                                   |                                                   |                                |                                   |                                                  |                     |                          |
| 220  | AIIMS - MOTHER AND CHILD BLOCK                                                                    | HEALTH AND FAMILY WELFARE | HSCC                   | 12/2013                         | 05/2017                                           | 05/2017                                           | 204.44                         | 204.44                            | 36.17                                            | 0.00                | 0                        |
| 221  | AIIMS - OPD(NEW)                                                                                  | HEALTH AND FAMILY WELFARE | HSCC                   | 08/2014                         | 05/2017                                           | 05/2017                                           | 293.65                         | 293.65                            | 67.84                                            | 0.00                | 0                        |
| 222  | SAFDARJUNG HOSPITAL, NEW DELHI- REDEVELOPMENT and OTHERS- EMERGENCY BLOCK                         | HEALTH AND FAMILY WELFARE | HSCC                   | 11/2013                         | 01/2016                                           | 04/2016                                           | 196.70                         | 196.70                            | 165.97                                           | 0.00                | 3                        |
| 223  | SAFDARJUNG HOSPITAL RE- DEVELOPMENT AND OTHERS - SUPER SPECIALITY BLOCK                           | HEALTH AND FAMILY WELFARE | HSCC                   | 09/2013                         | 12/2015                                           | 06/2016                                           | 444.70                         | 444.70                            | 285.20                                           | 0.00                | 6                        |
| 224  | LHMC NEW DELHI-RE- DEVELOPMENT                                                                    | HEALTH AND FAMILY WELFARE | HSCC                   | 02/2013                         | 11/2013                                           | 11/2014                                           | 414.11                         | 414.11                            | 210.91                                           | 0.00                | 12                       |
| 225  | CREATION OF 400/220 KV SUBSTATIONS IN NCT OF DELHI DURING 12TH PLAN PERIOD (PART- A)              | POWER                     | PGCIL                  | 03/2015                         | 05/2017                                           | 05/2017                                           | 1394.52                        | 1394.52                           | 1.70                                             | 0.00                | 0                        |
| 226  | CREATION OF 400/220KV SUBSTATIONS IN NCT OF DELHI DURING 12TH PLAN PERIOD (PART- B1)              | POWER                     | PGCIL                  | 05/2015                         | 07/2017                                           | 07/2017                                           | 780.33                         | 780.33                            | 0.90                                             | 0.00                | 0                        |
| 227  | GRADE SEPERATOR AT DAYABASTI                                                                      | RAILWAYS                  | NR                     | 04/1999                         | N.A.                                              | N.A.                                              | 156.65                         | 156.65                            | 53.00                                            | 0.00                | N.A.                     |
| 228  | ANAND VIHAR-TILAK BRIDGE 3RD AND 4TH LINE                                                         | RAILWAYS                  | NR                     | 04/2012                         | N.A.                                              | N.A.                                              | 295.68                         | 295.68                            | 0.86                                             | 0.00                | N.A.                     |
| 229  | CONSTRUCTION OD ADDITIONAL COMPLEX FOR THE SUPREM COURT OF INDIA AT LAND ADJOINING PRAGATI MAIDAN | URBAN DEVELOPMENT         | CPWD                   | 07/2012                         | 08/2014                                           | N.A.                                              | 884.30                         | 884.30                            | 234.42                                           | 0.00                | N.A.                     |
| 230  | ESTABLISHMENT OF CENTRAL ARMED POLICE FORCE INSTITUTE OF MEDICAL SCIENCES(CAPFIMS) AT NEW DELHI   | URBAN DEVELOPMENT         | CPWD                   | 10/2013                         | 07/2017                                           | 07/2017                                           | 1219.21                        | 1219.21                           | 10.53                                            | 0.00                | 0                        |
| 231  | CONSTRUCTION OF 108 NOS. GPRA TYPE-VII FLATS IN POCKET-I AT DEEN DAYAL UPADHYAYA MARG, NEW DELHI  | URBAN DEVELOPMENT         | CPWD                   | 06/2015                         | N.A.                                              | N.A.                                              | 197.33                         | 197.33                            | 0.00                                             | 0.00                | N.A.                     |
| 232  | CONSTRUCTION OF HEAD OFFICE BUILDING OF PNB ON PLAT NO-4 SECTOR 10 DWARKA NEW DELHI               | URBAN DEVELOPMENT         | CPWD                   | 05/2012                         | 12/2014                                           | 04/2016                                           | 405.01                         | 405.01                            | 0.00                                             | 0.00                | 16                       |

| SN   | PROJECT                                                                                                         | SECTOR                      | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 95   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | REPORTED CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|------|-----------------------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|---------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
| 233  | CONSTRUCTION OF EXTENSION BUILDING TO PARLIAMENT HOUSE ANNEXE PARLIAMENT HOUSE COMPLEXNEW DELHI                 | URBAN DEVELOPMENT           | CPWD                   | 05/2009                         | 05/2013                                           | 06/2016                                           | 261.85                         | 261.85                            | 183.26                                           | 0.00                | 37                       |
| 234  | DELHI MRTS PHASE-III                                                                                            | URBAN DEVELOPMENT           | DMRCL                  | 09/2011                         | 03/2016                                           | 12/2016                                           | 38585.00                       | 38585.00                          | 22146.20                                         | 0.00                | 9                        |
| 235  | REDEVELOPMENT OF EAST KIDWAI NAGAR                                                                              | URBAN DEVELOPMENT           | NBCC                   | 06/2012                         | 11/2019                                           | 11/2019                                           | 4264.00                        | 4264.00                           | 1317.71                                          | 0.00                | 0                        |
|      | GOA                                                                                                             |                             |                        |                                 |                                                   |                                                   |                                |                                   |                                                  |                     |                          |
| 236  | CONSTRUCTION OF NEW INTERNATIONAL TERMINAL BUILDING(GOA)                                                        | CIVIL AVIATION              | AAI                    | 05/2010                         | 05/2012                                           | 03/2015                                           | 335.61                         | 318.00                            | 305.60                                           | -5.25               | 34                       |
| 237  | CONSTRUCTION OF MARGOA WESTERN BYPASS FOR NH-17 (NEW NH-66 ) FROM KM. 26 /200 ( CHAINAGE 00/00) TO K            | ROAD TRANSPORT AND HIGHWAYS | DORTH                  | 03/2015                         | N.A.                                              | N.A.                                              | 298.33                         | 298.33                            | 0.00                                             | 0.00                | N.A.                     |
| 238  | CONST. OF MISSING LINK BETWEEN KM. 11/680 TO KM. 14/020 AND WIDENING OF EXISTING TWO LANE ROAD TO FO ROAD TO FO | ROAD TRANSPORT AND HIGHWAYS | DORTH                  | 03/2015                         | N.A.                                              | N.A.                                              | 184.05                         | 184.05                            | 0.00                                             | 0.00                | N.A.                     |
| 239  | CONST. OF CANACONA BYPASS FROM KM.68/00 (CH.00/00) TO KM. 85/740 (CH. 7/740 ON PANAJI - MANGALORE SE            | ROAD TRANSPORT AND HIGHWAYS | DORTH                  | 03/2015                         | N.A.                                              | N.A.                                              | 280.16                         | 280.16                            | 0.00                                             | 0.00                | N.A.                     |
| 240  | CONSTRUCTION OF BRIDGE INCLUDING APPROACHES ACROSS RIVER ZUARI ON NH-17 (NH-66) ON PANJIM-MANGALORE             | ROAD TRANSPORT AND HIGHWAYS | MORTH                  | 10/2015                         | N.A.                                              | N.A.                                              | 936.40                         | 936.40                            | 0.00                                             | 0.00                | N.A.                     |
| 241  | WIDENING TO 4/6 LANES OF EXISTING NH-17 FROM KM 531/934 (AFTER ZUARI BR.) TO KM 536/250 JN. WITH VER            | ROAD TRANSPORT AND HIGHWAYS | MORTH                  | 12/2015                         | N.A.                                              | N.A.                                              | 773.98                         | 773.98                            | 0.00                                             | 0.00                | N.A.                     |
| 242  | WIDENING TO 4/6/8 LANES OF EXISTING NH-17 FROM KM 522/615 (NEAR GMC) TO KM 530/850 JOINING NEW ZUIAR            | ROAD TRANSPORT AND HIGHWAYS | MORTH                  | 12/2015                         | N.A.                                              | N.A.                                              | 819.95                         | 819.95                            | 0.00                                             | 0.00                | N.A.                     |
| 243  | FOUR LANNING OF NH-4A(NH-748) FROM KM 118 TO 125 INCL.FOUR LANE KHNDEAPAR BRIDGE                                | ROAD TRANSPORT AND HIGHWAYS | NHDP                   | 03/2015                         | N.A.                                              | 04/2018                                           | 297.00                         | 297.00                            | 36.02                                            | 0.00                | N.A.                     |
|      | GUJARAT                                                                                                         |                             |                        |                                 |                                                   |                                                   |                                |                                   |                                                  |                     |                          |
| 244  | KAKRAPAR ATOMIC POWER PROJECT - 3 AND 4                                                                         | ATOMIC ENERGY               | NPCIL                  | 10/2009                         | 12/2015                                           | 11/2018                                           | 11459.00                       | 11459.00                          | 8066.00                                          | 0.00                | 35                       |
| 245  | REVERSE OSMOSIS PLANT FOR ETP AT GUJARAT REFINERY                                                               | PETROLEUM                   | IOCL                   | 12/2011                         | 02/2016                                           | 07/2016                                           | 160.00                         | 160.00                            | 76.60                                            | 0.00                | 5                        |
| 246  | 50MW 10 PERSENT WIND ENERGY POWER PROJECT                                                                       | PETROLEUM                   | OIL                    | 11/2015                         | 03/2017                                           | 03/2017                                           | 500.00                         | 500.00                            | 0.00                                             | 0.00                | 0                        |
| 247  | NAWAGAM-KOYALI PIPELINE PROJECT                                                                                 | PETROLEUM                   | ONGC                   | 11/2014                         | 09/2018                                           | 09/2018                                           | 195.63                         | 195.63                            | 0.00                                             | 0.00                | 0                        |

| SN    | PROJECT                                                                                        | SECTOR                      | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 96   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   REPORTED CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|-------|------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|---------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
| 248   | GAMJI REDEVELOPMENT PROJECT                                                                    | PETROLEUM                   | ONGC                   | 05/2015                         | 11/2019                                           | 11/2019                                           |                        1671.22 |                           1881.22 |                                             0    |               12.57 | 0                        |
| 249   | PIPELINE REPLACEMENT PROJECT, AHMEDABAD                                                        | PETROLEUM                   | ONGC                   | 09/2011                         | 07/2016                                           | 04/2017                                           |                         202.25 |                            160.16 |                                            77.9  |              -20.81 | 9                        |
| 250   | CONSTRUCTION OF 6 ETPS                                                                         | PETROLEUM                   | ONGC                   | 03/2009                         | 09/2012                                           | 06/2016                                           |                         317.64 |                            240.95 |                                           127.28 |              -24.14 | 45                       |
| 251   | TRANSMISSION SYSTEM ASSOCIATED WITH KAKRAPAR ATOMIC POWER PROJECT - 3 AND 4                    | POWER                       | PGCIL                  | 02/2014                         | 10/2016                                           | 10/2016                                           |                         378.71 |                            378.71 |                                           125.8  |                0    | 0                        |
| 252   | TRANSMISSION SYSTEM STRENTHENING ASSOCIATED WITH MUNDRA UMPP (PART-A)                          | POWER                       | PGCIL                  | 01/2016                         | 07/2018                                           | 07/2018                                           |                         244.19 |                            244.19 |                                             0    |                0    | 0                        |
| 253   | TRANSMISSION SYSTEM FOR CONNECTIVITY OF ESSAR POWER GUJARAT LIMITED                            | POWER                       | PGCIL                  | 12/2011                         | 02/2014                                           | 03/2016                                           |                         552.44 |                            609.44 |                                           600.9  |               10.32 | 25                       |
| 254   | PATAN WIND FARM SITE, GUJARAT 50MW                                                             | POWER                       | THDCIL                 | 10/2015                         | 10/2016                                           | 10/2016                                           |                         315    |                            315    |                                            13.5  |                0    | 0                        |
| 255   | UDHNA-JALGAON WITH ELECTRIFICATION(DOUBLING) (WR)                                              | RAILWAYS                    | WR                     | 04/2008                         | 03/2014                                           | N.A.                                              |                        1389.62 |                           1389.62 |                                          1055.8  |                0    | N.A.                     |
| 256   | AHMEDABAD-HIMMATNAGAR- UDAIPUR (WR)                                                            | RAILWAYS                    | WR                     | 04/2008                         | 03/2013                                           | N.A.                                              |                         394.14 |                            385.6  |                                            83.5  |               -2.17 | N.A.                     |
| 257   | BHUJ-NALIYA(GC) WITH EXTENSION FROM NALIYA TO VAYOR (WR)                                       | RAILWAYS                    | WR                     | 04/2008                         | 03/2012                                           | N.A.                                              |                         318.24 |                            321.62 |                                             2.91 |                1.06 | N.A.                     |
| 258   | BHAVNAGAR-WORKSHOP FACILITIES FOR 50 BG COACHES POH PER MONTH (WR)                             | RAILWAYS                    | WR                     | 04/2006                         | 03/2011                                           | N.A.                                              |                         117.36 |                            196.95 |                                           198.83 |               67.82 | N.A.                     |
| 259   | AHMEDABAD-BOTAD (GC)                                                                           | RAILWAYS                    | WR                     | 04/2012                         | N.A.                                              | N.A.                                              |                         567.18 |                            567.18 |                                            31.99 |                0    | N.A.                     |
| 260   | DHASA-JETALSAR (GC)                                                                            | RAILWAYS                    | WR                     | 04/2012                         | N.A.                                              | N.A.                                              |                         376.59 |                            376.59 |                                             4.58 |                0    | N.A.                     |
| 261   | MIYAGAM-KARJAN-DABHOI- SAMLAYA (GC)                                                            | RAILWAYS                    | WR                     | 04/2011                         | N.A.                                              | N.A.                                              |                         439.88 |                            439.88 |                                             0.78 |                0    | N.A.                     |
| 262   | RAJKOT-VERAVAL,WANSJALIA TO JATALSAR WITH NEW MM FOR SHAPUR-SARADIYA AND SOMNATH- KODINAR (GC) | RAILWAYS                    | WR                     | 04/1994                         | N.A.                                              | N.A.                                              |                         320.66 |                            913.48 |                                           457.67 |              184.87 | N.A.                     |
| 263 # | PALANPUR-SAMAKHAYALI (DL)                                                                      | RAILWAYS                    | WR                     | 04/2013                         | N.A.                                              | N.A.                                              |                        1266.89 |                           1266.89 |                                             0    |                0    | N.A.                     |
| 264   | VIRAMGAM-SAMAKHIALI (DL)                                                                       | RAILWAYS                    | WR                     | 04/2011                         | N.A.                                              | N.A.                                              |                         446    |                            685.17 |                                           206.59 |               53.63 | N.A.                     |
| 265   | VIRAMGAM-SURENDRANAGAR (DL)                                                                    | RAILWAYS                    | WR                     | 04/2010                         | N.A.                                              | N.A.                                              |                         279.4  |                            279.4  |                                           249.02 |                0    | N.A.                     |
| 266   | 4 LANNING OF GODHARA TO GUJARAT/MP BORDER                                                      | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2011                         | 08/2013                                           | N.A.                                              |                         785.5  |                            785.5  |                                           919.56 |                0    | N.A.                     |
| 267   | VADODARA-SURAT SECTION                                                                         | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2014                         | 08/2016                                           | 08/2016                                           |                         503.16 |                            503.16 |                                             0    |                0    | 0                        |
| 268   | AHMEDABAD TO VADODARA SECTION                                                                  | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 01/2013                         | 12/2015                                           | 06/2016                                           |                        2125.24 |                           2125.24 |                                          4467.07 |                0    | 6                        |

| SN   | PROJECT                                                                                              | SECTOR                      | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 97   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | REPORTED CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|------|------------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|---------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
| 269  | 4 LANING OF JETPUR SOMNATH SECTION OF NH 8D LENGTH KM 127.6                                          | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2012                         | 09/2014                                           | 06/2016                                           | 828.00                         | 828.00                            | 0.00                                             | 0.00                | 21                       |
| 270  | SAMAIKHIALI - GANDHIDHAM                                                                             | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 09/2010                         | 03/2013                                           | 01/2016                                           | 805.39                         | 805.39                            | 0.00                                             | 0.00                | 34                       |
| 271  | KANDLA - MUNDRA PORT                                                                                 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 01/2011                         | 07/2013                                           | 06/2016                                           | 953.88                         | 953.88                            | 0.00                                             | 0.00                | 35                       |
| 272  | 4 LANNING OF AHMEDABAD TO GODHARA                                                                    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2010                         | 06/2013                                           | 06/2016                                           | 1008.50                        | 1008.50                           | 1275.83                                          | 0.00                | 36                       |
| 273  | GUJARAT/MAHARASHTRA BORDERSURAT-HAZIRA PORT SECTION                                                  | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2010                         | 09/2012                                           | 02/2016                                           | 1509.10                        | 1509.10                           | 0.00                                             | 0.00                | 41                       |
| 274  | CONSTRUCTION OF CAMPUS AND BUILDING FOR NATIONAL INSTITUTE OF PHARMACEUTICAL EDUCATION AND RESEARCH( | STEEL                       | HSCL                   | 01/2013                         | N.A.                                              | 12/2017                                           | 175.00                         | 175.00                            | 0.00                                             | 0.00                | N.A.                     |
|      | HARYANA HARYANA                                                                                      |                             |                        |                                 |                                                   |                                                   |                                |                                   |                                                  |                     |                          |
| 275  | CONSTRUCTION OF HOSPITAL AND OPD BLOCK NCI JHAJJAR                                                   | HEALTH AND FAMILY WELFARE   | HSCC                   | 09/2014                         | 03/2018                                           | 03/2018                                           | 505.58                         | 505.58                            | 14.38                                            | 0.00                | 0                        |
| 276  | ROHTAK-MEHAM HANSI                                                                                   | RAILWAYS                    | NR                     | 04/2012                         | N.A.                                              | N.A.                                              | 287.00                         | 576.18                            | 3.40                                             | 100.76              | N.A.                     |
| 277  | HISSAR-SIRSA VIA AGROHA AND FATEHABAD                                                                | RAILWAYS                    | NR                     | 04/2013                         | N.A.                                              | N.A.                                              | 400.00                         | 400.00                            | 0.00                                             | 0.00                | N.A.                     |
| 278  | JIND-SONEPAT (NL),NR                                                                                 | RAILWAYS                    | NR                     | 01/2004                         | 03/2012                                           | 12/2012                                           | 238.56                         | 740.00                            | 639.77                                           | 210.19              | 9                        |
| 279  | ROHTAK - BHIWANI DOUBLING                                                                            | RAILWAYS                    | NWR                    | 05/2015                         | N.A.                                              | N.A.                                              | 400.00                         | 400.00                            | 0.00                                             | 0.00                | N.A.                     |
| 280  | 4-LANING OF ROHTAK - HISSAR SECTION                                                                  | ROAD TRANSPORT AND HIGHWAYS | DORTH                  | 03/2013                         | 06/2016                                           | 06/2016                                           | 959.25                         | 959.25                            | 1194.67                                          | 0.00                | 0                        |
| 281  | PANIPAT-ROHTAK                                                                                       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2011                         | 10/2014                                           | N.A.                                              | 807.00                         | 807.00                            | 0.00                                             | 0.00                | N.A.                     |
| 282  | 4-LANING OF PUNJAB/HARYANA BORDER-JIND                                                               | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2012                         | 09/2016                                           | 09/2016                                           | 438.75                         | 438.75                            | 0.00                                             | 0.00                | 0                        |
| 283  | FOUR LANING OF HISAR - DABWALI SECTION WITH PS - PACKAGE -I                                          | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 08/2015                         | 02/2018                                           | 02/2018                                           | 723.54                         | 723.54                            | 235.85                                           | 0.00                | 0                        |
| 284  | UP/HARYANA BORDER - YAMUNA NAGAR -SAHA- BARWALA - PANCHKULA( PKG - 2)                                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 10/2015                         | 04/2018                                           | 04/2018                                           | 562.34                         | 562.34                            | 0.00                                             | 0.00                | 0                        |
| 285  | 4 LANING OF AMBALA - KAITHAL - PACKAGE -2                                                            | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 01/2016                         | 07/2018                                           | 07/2018                                           | 574.28                         | 574.28                            | 0.00                                             | 0.00                | 0                        |

| SN      | PROJECT                                                           | SECTOR                                    | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 98   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | REPORTED CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|---------|-------------------------------------------------------------------|-------------------------------------------|------------------------|---------------------------------|---------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
| 286     | FOUR LANING OF HISAR - DABWALI SECTION WITH PS - PACKAGE -2       | ROAD TRANSPORT AND HIGHWAYS               | NHAI                   | 11/2015                         | N.A.                                              | 05/2018                                           | 867.66                         | 867.66                            | 154.48                                           | 0.00                | 0                        |
| 287     | 8 LANING OF MUKARBA CHOWK TO PANIPAT                              | ROAD TRANSPORT AND HIGHWAYS               | NHAI                   | 07/2015                         | N.A.                                              | N.A.                                              | 2128.72                        | 2128.72                           | 0.00                                             | 0.00                | N.A.                     |
| 288     | ROHTAK - BAWAL(APPROVED LENGTH 97 KM)                             | ROAD TRANSPORT AND HIGHWAYS               | NHAI                   | 02/2010                         | N.A.                                              | N.A.                                              | 650.00                         | 650.00                            | 0.00                                             | 0.00                | N.A.                     |
| 289     | 4-LANING OF ROHATAK JIND(LENGTH 45 KM)                            | ROAD TRANSPORT AND HIGHWAYS               | NHAI                   | 10/2013                         | 10/2015                                           | 12/2016                                           | 283.25                         | 283.25                            | 177.61                                           | 0.00                | 14                       |
| 290     | 4 LANING OF AMBALA - KAITHAL - PACKAGE -1                         | ROAD TRANSPORT AND HIGHWAYS               | NHAI                   | 12/2015                         | 06/2016                                           | 06/2018                                           | 602.95                         | 602.95                            | 0.00                                             | 0.00                | 24                       |
| 291     | ROHTAK-BAWAL                                                      | ROAD TRANSPORT AND HIGHWAYS               | NHAI                   | 05/2011                         | 11/2013                                           | 06/2016                                           | 650.00                         | 650.00                            | 832.39                                           | 0.00                | 31                       |
| 292 292 | PANIPAT-JALANDHAR 6 LANE(KM 96 TO 387.1 KM)                       | ROAD TRANSPORT AND TRANSPORT AND HIGHWAYS | NHAI NHAI              | 05/2009 05/2009                 | 11/2011 11/2011                                   | 12/2016 12/2016                                   | 1108 00 1108.00                | 2288 00 2288.00                   | 3708 29 3708.29                                  | 106 50 106.50       | 61 61                    |
| 293     | DELHI/ HARYANA BORDER TO ROHTAK                                   | ROAD TRANSPORT AND HIGHWAYS               | NHAI                   | 04/2007                         | 05/2010                                           | 06/2016                                           | 486.00                         | 486.00                            | 469.41                                           | 0.00                | 73                       |
| 294     | FOUR LANING OF KAITHAL - RAJASTHAN BORDER                         | ROAD TRANSPORT AND HIGHWAYS               | NHAI                   | 07/2015                         | N.A.                                              | 01/2018                                           | 1393.00                        | 1393.00                           | 1060.85                                          | 0.00                | N.A.                     |
|         | HIMACHAL PRADESH                                                  |                                           |                        |                                 |                                                   |                                                   |                                |                                   |                                                  |                     |                          |
| 295     | PARBATI HEP (4X200 MW) (NHPC) II                                  | POWER                                     | NHPC                   | 09/2002                         | 09/2009                                           | 12/2018                                           | 3919.59                        | 8398.76                           | 5548.25                                          | 114.28              | 111                      |
| 296     | BHANUPALI-BILASPUR BERI NL                                        | RAILWAYS                                  | NR                     | 04/2008                         | N.A.                                              | N.A.                                              | 1046.88                        | 2966.99                           | 40.80                                            | 183.41              | N.A.                     |
| 297     | FOUR LANING OF KIRATPUR NEAR CHOUK SECTION (73.20 KM TO186.50 KM) | ROAD TRANSPORT AND HIGHWAYS               | NHAI                   | 11/2013                         | 11/2016                                           | 11/2016                                           | 1916.79                        | 1916.79                           | 1288.44                                          | 0.00                | 0                        |
| 298     | FOUR LANING OF PARWANOO - SOLAN                                   | ROAD TRANSPORT AND HIGHWAYS               | NHAI                   | 09/2015                         | 03/2018                                           | 03/2018                                           | 934.46                         | 934.46                            | 57.43                                            | 0.00                | 0                        |
| 299     | DIFFERENT BUILDINGS UNDER PHASE 1 NORTH FOR IIT MANDI AT KAMAND   | URBAN DEVELOPMENT                         | CPWD                   | 11/2012                         | 11/2014                                           | 03/2016                                           | 270.83                         | 270.83                            | 57.69                                            | 0.00                | 16                       |
|         | JAMMU AND KASHMIR                                                 |                                           |                        |                                 |                                                   |                                                   |                                |                                   |                                                  |                     |                          |
| 300     | PAKAL DUL HYDRO ELECTRIC PROJECT (1000 MW)                        | POWER                                     | CVPPPL                 | 10/2014                         | 04/2020                                           | 03/2022                                           | 8112.12                        | 8112.12                           | 121.97                                           | 0.00                | 23                       |
| 301     | KISHANGANGA HEP (3X110 MW)                                        | POWER                                     | NHPC                   | 01/2009                         | 01/2016                                           | 11/2016                                           | 3642.04                        | 5751.47                           | 4490.39                                          | 57.92               | 10                       |
| 302 #   | UDHAMPUR-SRINAGAR-BARAMULLA (NL),NR                               | RAILWAYS                                  | NR                     | 03/1995                         | 11/2002                                           | 12/2017                                           | 2500.00                        | 20000.00                          | 10722.72                                         | 700.00              | 181                      |
| 303     | FOUR LANING OF UDHAMBUR - RAMBAN SECTION OF NH-1A                 | ROAD TRANSPORT AND HIGHWAYS               | NHAI                   | 12/2015                         | 12/2018                                           | 12/2018                                           | 2136.97                        | 2136.97                           | 0.00                                             | 0.00                | 0                        |

9

| SN   | PROJECT                                                                                    | SECTOR                      | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | REPORTED CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|------|--------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
| 304  | FOUR LANING OF RAMBAN - BANIHAL SECTION OF NH-1A                                           | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2015                         | 06/2019                                        | 06/2019                                           | 2168.66                        | 2168.66                           | 0.00                                             | 0.00                | 0                        |
| 305  | NASHRI- CHANANI                                                                            | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 05/2011                         | 06/2015                                        | 05/2016                                           | 2159.00                        | 2159.00                           | 0.00                                             | 0.00                | 11                       |
| 306  | QUAZIGUND-BANIHAL KM.220.00 TO KM.188.00                                                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 07/2010                         | 07/2015                                        | 06/2016                                           | 1987.00                        | 1987.00                           | 0.00                                             | 0.00                | 11                       |
| 307  | SRINAGAR TO BANIHAL                                                                        | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 06/2011                         | 06/2014                                        | 06/2016                                           | 1100.70                        | 1100.70                           | 0.00                                             | 0.00                | 24                       |
| 308  | JAMMU-UDHAMPUR KM.27.5 TO KM.67.00                                                         | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 07/2010                         | 07/2013                                        | 06/2016                                           | 1813.76                        | 1813.76                           | 0.00                                             | 0.00                | 35                       |
|      | JHARKHAND                                                                                  |                             |                        |                                 |                                                |                                                   |                                |                                   |                                                  |                     |                          |
| 309  | NORTH TISRA AND SOUTH TISRA EXPANSION OCP (6MTY)                                           | COAL                        | BCCL                   | 02/2014                         | 03/2021                                        | 03/2017                                           | 555.52                         | 555.52                            | 3.52                                             | 0.00                | -48                      |
| 310  | KAPURIA UG(PSLW)                                                                           | COAL                        | BCCL                   | 08/2011                         | 04/2017                                        | 04/2017                                           | 988.35                         | 988.35                            | 45.27                                            | 0.00                | 0                        |
| 311  | MURAIDIH UG TURN-KEY PROJECT                                                               | COAL                        | BCCL                   | 02/2011                         | 04/2014                                        | 06/2016                                           | 339.88                         | 339.88                            | 12.08                                            | 0.00                | 26                       |
| 312  | MADHUBAND NLW WASHERY                                                                      | COAL                        | BCCL                   | 08/2010                         | 05/2014                                        | 10/2016                                           | 289.45                         | 289.45                            | 122.07                                           | 0.00                | 29                       |
| 313  | PATHERDIH NLW WASHERY                                                                      | COAL                        | BCCL                   | 10/2012                         | 04/2014                                        | 11/2016                                           | 269.82                         | 269.82                            | 77.34                                            | 0.00                | 31                       |
| 314  | MOONIDIH XV SEAM UG                                                                        | COAL                        | BCCL                   | 08/2011                         | 04/2015                                        | 04/2019                                           | 1230.27                        | 1230.27                           | 49.03                                            | 0.00                | 48                       |
| 315  | RAJRAPPA RCE OCP ( 3.0 MTY)                                                                | COAL                        | CCL                    | 12/2009                         | 03/2016                                        | 03/2016                                           | 510.85                         | 510.85                            | 224.70                                           | 0.00                | 0                        |
| 316  | AMRAPALI OC(12MTY)                                                                         | COAL                        | CCL                    | 02/2012                         | 03/2020                                        | 03/2020                                           | 858.11                         | 858.11                            | 110.10                                           | 0.00                | 0                        |
| 317  | KARMA OCP (1.0MTY)                                                                         | COAL                        | CCL                    | 06/2009                         | 03/2014                                        | 03/2017                                           | 162.46                         | 162.46                            | 71.83                                            | 0.00                | 36                       |
| 318  | TAPIN OCP (2.5 MTY)                                                                        | COAL                        | CCL                    | 08/2008                         | 03/2012                                        | 03/2016                                           | 264.68                         | 264.68                            | 146.05                                           | 0.00                | 48                       |
| 319  | PURNADIH OCP (3.0 MTY)                                                                     | COAL                        | CCL                    | 07/2008                         | 03/2013                                        | 03/2017                                           | 210.98                         | 210.98                            | 151.89                                           | 0.00                | 48                       |
| 320  | CHURI BENTI UG (0.81 MTY)                                                                  | COAL                        | CCL                    | 08/2007                         | 03/2011                                        | 03/2016                                           | 163.51                         | 163.51                            | 36.17                                            | 0.00                | 60                       |
| 321  | NORTH URIMARI OCP (3.0 MTY)                                                                | COAL                        | CCL                    | 12/2007                         | 03/2012                                        | 03/2017                                           | 179.87                         | 179.87                            | 95.17                                            | 0.00                | 60                       |
| 322  | ASHOK EXPN OCP CCL (10 MTY)                                                                | COAL                        | CCL                    | 12/2007                         | 03/2011                                        | 03/2017                                           | 341.63                         | 341.63                            | 128.02                                           | 0.00                | 72                       |
| 323  | MAGADH OC 20 MTY (CCL)                                                                     | COAL                        | CCL                    | 08/2008                         | 07/2012                                        | 03/2021                                           | 706.40                         | 706.40                            | 79.49                                            | 0.00                | 104                      |
| 324  | HURA - C OC (3 MTY)                                                                        | COAL                        | ECL                    | 10/2015                         | 03/2022                                        | 03/2022                                           | 359.69                         | 359.69                            | 6.49                                             | 0.00                | 0                        |
| 325  | RAJMAHAL OC EXP.                                                                           | COAL                        | ECL                    | 09/2009                         | 03/2014                                        | 09/2016                                           | 153.82                         | 153.82                            | 81.37                                            | 0.00                | 30                       |
| 326  | RESITEMENT OF TATA NAGAR AND RACHI DEPOTS TO KHUNTI (JHARKHAND)                            | PETROLEUM                   | IOCL                   | 04/2011                         | 05/2015                                        | 12/2016                                           | 191.96                         | 191.96                            | 112.86                                           | 0.00                | 19                       |
| 327  | BOKARO THERMAL POWER STATION- A                                                            | POWER                       | DVC                    | 08/2006                         | 12/2011                                        | 06/2016                                           | 2313.00                        | 4237.67                           | 3453.39                                          | 83.21               | 54                       |
| 328  | NORTH KARANPURA STPP (3X660 MW)                                                            | POWER                       | NTPC                   | 02/2014                         | 02/2019                                        | 02/2019                                           | 14366.58                       | 14366.58                          | 2632.00                                          | 0.00                | 0                        |
| 329  | TRANSMISSION SYSTEM FOR PHASE- 1 GENERATION PROJECTS IN JHARKHAND AND WEST BENGAL- PART-A1 | POWER                       | PGCIL                  | 10/2011                         | 11/2013                                        | 06/2016                                           | 558.26                         | 558.26                            | 554.11                                           | 0.00                | 31                       |

9

| SN    | PROJECT                                                                                     | SECTOR                      | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 100   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   REPORTED CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|-------|---------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|----------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
| 330 # | KODERMA-RANCHI VIA BARKAKANA (NL),ECR                                                       | RAILWAYS                    | ECR                    | 03/1999                         | 07/2005                                            | N.A.                                              |                        2957.21 |                           2957.21 |                                          1966.9  |                0    | N.A.                     |
| 331   | KODERMA-TILAIYA (NL), ECR                                                                   | RAILWAYS                    | ECR                    | 04/2002                         | N.A.                                               | N.A.                                              |                         459.91 |                            418.17 |                                           260.67 |               -9.08 | N.A.                     |
| 332   | KODERMA GIRIDH (NL), ECR                                                                    | RAILWAYS                    | ECR                    | 04/1996                         | N.A.                                               | 03/2010                                           |                         768.87 |                            768.87 |                                           682.31 |                0    | N.A.                     |
| 333   | TINPAHAR - SAHIBGANJ (ER)                                                                   | RAILWAYS                    | ER                     | 04/2008                         | 03/2012                                            | N.A.                                              |                         167.73 |                            167.73 |                                           124.14 |                0    | N.A.                     |
| 334   | MANDARHILL-DUMKA-RAMPURHAT (NL),ER                                                          | RAILWAYS                    | ER                     | 04/1995                         | 12/2011                                            | N.A.                                              |                         900.05 |                            900.05 |                                           853.83 |                0    | N.A.                     |
| 335   | GOELKERA-MANOHARPUR,(LD)(SER)                                                               | RAILWAYS                    | SER                    | 03/1997                         | 02/2006                                            | N.A.                                              |                         261.7  |                            360    |                                           253.92 |               37.56 | N.A.                     |
| 336   | RAJKHARSWAN- CHAKRADHARPUR 3RD LINE (20 KM) JHARKHAND                                       | RAILWAYS                    | SER                    | 04/2012                         | 12/2016                                            | 12/2016                                           |                         148.77 |                            209    |                                             2.64 |               40.49 | 0                        |
| 337   | DANGOAPOSI-RAJKHARSWAN 3RD LINE DOUBLING                                                    | RAILWAYS                    | SER                    | 04/2010                         | 12/2015                                            | 03/2016                                           |                         309.44 |                            583    |                                           144.66 |               88.4  | 3                        |
| 338   | RANCHI-LOHARDAGA(GC),SER                                                                    | RAILWAYS                    | SER                    | 04/1997                         | 06/2004                                            | 12/2015                                           |                         194.07 |                            335    |                                           230.67 |               72.62 | 138                      |
| 339   | MANOHARPUR-BONDAMUNDA 3RD LINE DOUBLING                                                     | RAILWAYS                    | SER                    | 04/2012                         | N.A.                                               | 12/2017                                           |                         258.2  |                            365    |                                             2.52 |               41.36 | N.A.                     |
| 340   | 4-LANING OF BARHI-HAZARIBAGH                                                                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2012                         | 02/2014                                            | N.A.                                              |                         398    |                            398    |                                             0    |                0    | N.A.                     |
| 341   | HAZARIBAGH-RANCHI                                                                           | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 08/2010                         | 01/2013                                            | N.A.                                              |                         625.07 |                            625.07 |                                             0    |                0    | N.A.                     |
| 342   | TWO LANE WITH PAVED SHOULDERS OF CHAS -RAMGARH SECTION OF NH-23                             | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 09/2015                         | 09/2017                                            | 09/2017                                           |                         341.61 |                            341.61 |                                           114.87 |                0    | 0                        |
| 343   | RANCHI-RARGA-JAMSETHPUR                                                                     | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2012                         | 06/2015                                            | 05/2017                                           |                        1479    |                           1479    |                                           498.11 |                0    | 23                       |
| 344   | CONSTRUCTION OF RURAL ROADS WITH FIVE YEAR MAINTEINANCE UNDER PMGSY-JHARKHAND               | STEEL                       | HSCL                   | 12/2007                         | 06/2016                                            | 06/2016                                           |                         253.92 |                            253.92 |                                           193.97 |                0    | 0                        |
| 345   | CONSTRUCTION OF RURAL ROAD DEVELOPMENT AUTHORITY UNDER PHASE-XII                            | STEEL                       | HSCL                   | 02/2014                         | 12/2016                                            | 12/2016                                           |                         787.29 |                            787.29 |                                           251.53 |                0    | 0                        |
| 346   | CONSTRUCTION OF ROAD AND BRIDGE IN GIRIDHI, KODERMA, HAZARIBAG, RAMGARH AND CHATRA DISTRICT | STEEL                       | HSCL                   | 12/2007                         | 03/2018                                            | 03/2018                                           |                         200    |                            200    |                                           131.15 |                0    | 0                        |
| 347   | CONSTRUCTION OF ROAD AND BRIDGE UNDER PMGSY                                                 | STEEL                       | HSCL                   | 04/2013                         | 04/2018                                            | 04/2018                                           |                         170    |                            170    |                                            88.91 |                0    | 0                        |
| 348   | EXPANSION OF GUA ORE MINES WITH BENEFICIATION FACILITIES AND INSTALLATION OF PELLET PLANT   | STEEL                       | SAIL                   | 02/2014                         | 09/2017                                            | N.A.                                              |                        4749    |                           4749    |                                            13.64 |                0    | N.A.                     |
| 349   | NEW SINTER PLANT AT BOKARO STEEL PLANT                                                      | STEEL                       | SAIL                   | 03/2015                         | 10/2017                                            | 10/2017                                           |                        1034.01 |                           1034.01 |                                            53.68 |                0    | 0                        |

| SN    | PROJECT                                                                                              | SECTOR            | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 101   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | REPORTED CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|-------|------------------------------------------------------------------------------------------------------|-------------------|------------------------|---------------------------------|----------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
| 350   | MODERNISATION OF STEEL MELTING SHOP NO.1 AT BOKARO STEEL PLANT                                       | STEEL             | SAIL                   | 05/2015                         | 12/2017                                            | 12/2017                                           | 1154.18                        | 1154.18                           | 78.00                                            | 0.00                | 0                        |
| 351   | ALTERNATE GAS NETWORK AT BSL                                                                         | STEEL             | SAIL                   | 03/2015                         | 03/2018                                            | 03/2018                                           | 255.19                         | 255.19                            | 27.42                                            | 0.00                | 0                        |
| 352   | REBUILDING OF COB-7 AT BSL                                                                           | STEEL             | SAIL                   | 10/2013                         | 05/2016                                            | 12/2016                                           | 245.67                         | 245.67                            | 115.64                                           | 0.00                | 7                        |
| 353   | 2000 BOYS HOSTEL(1000 DOUNLE BEDDED ROOM) AT ISM DHANBAD                                             | URBAN DEVELOPMENT | CPWD                   | 09/2012                         | 03/2016                                            | 09/2017                                           | 171.86                         | 171.86                            | 16.16                                            | 0.00                | 18                       |
|       | KARNATAKA                                                                                            |                   |                        |                                 |                                                    |                                                   |                                |                                   |                                                  |                     |                          |
| 354   | GAIL GAS LTD BENGALURU CGD PROJECT                                                                   | PETROLEUM         | GAIL                   | 02/2015                         | 02/2020                                            | 02/2020                                           | 749.00                         | 749.00                            | 130.87                                           | 0.00                | 0                        |
| 355   | MANGALORE HASSAN MYSORE SOLUR LPG PIPELINE (MHMSLPL)                                                 | PETROLEUM         | HPCL                   | 02/2012                         | 11/2015                                            | 11/2016                                           | 666.00                         | 838.08                            | 606.85                                           | 25.84               | 12                       |
| 356   | STRATEGIC CRUDE OIL STORAGE PROJECT AT MANGALORE                                                     | PETROLEUM         | ISPRL                  | 01/2006                         | 10/2011                                            | 04/2016                                           | 732.00                         | 1227.00                           | 1105.78                                          | 67.62               | 54                       |
| 357   | KUDGI STPP STAGE 1                                                                                   | POWER             | NTPC                   | 01/2012                         | 01/2017                                            | 03/2017                                           | 15166.19                       | 15166.19                          | 10699.00                                         | 0.00                | 2                        |
| 358   | SUB-STATION EXT. WORKS ASSOCIATED WITH TRANS. SYSTEM REQUIRED FOR EVACUATION OF POWER FROM KUDGI TPS | POWER             | PGCIL                  | 02/2014                         | 12/2015                                            | 05/2016                                           | 167.40                         | 167.40                            | 90.50                                            | 0.00                | 5                        |
| 359   | GULBARGA-BIDAR,SCR(NL)                                                                               | RAILWAYS          | SCR                    | 02/1998                         | N.A.                                               | 03/2015                                           | 242.42                         | 844.00                            | 798.87                                           | 248.16              | N.A.                     |
| 360   | MARIKUPPAM - KUPPAM                                                                                  | RAILWAYS          | SWR                    | 04/2012                         | 01/1999                                            | N.A.                                              | 285.57                         | 279.54                            | 1.38                                             | -2.11               | N.A.                     |
| 361   | TUMKUR-CHITRADURGA- DAVENGERE NL                                                                     | RAILWAYS          | SWR                    | 04/2011                         | N.A.                                               | N.A.                                              | 913.00                         | 1801.01                           | 1.47                                             | 97.26               | N.A.                     |
| 362   | MUNIRABAD (GINGERA) -RAICHUR NL                                                                      | RAILWAYS          | SWR                    | 04/2007                         | N.A.                                               | N.A.                                              | 179.65                         | 1350.91                           | 380.62                                           | 651.97              | N.A.                     |
| 363   | BAGALKOT-KUDACHI NL                                                                                  | RAILWAYS          | SWR                    | 04/2010                         | N.A.                                               | N.A.                                              | 377.93                         | 986.30                            | 100.76                                           | 160.97              | N.A.                     |
| 364   | CHIKBALLA-PUR-PUTTTAPARTHY- SRI SATYA SAI NILAYAM NL                                                 | RAILWAYS          | SWR                    | 04/2013                         | N.A.                                               | N.A.                                              | 558.00                         | 692.43                            | 0.00                                             | 24.09               | N.A.                     |
| 365   | SHIMOGA-HARIHAR NL                                                                                   | RAILWAYS          | SWR                    | 04/2011                         | N.A.                                               | N.A.                                              | 562.74                         | 832.47                            | 0.94                                             | 47.93               | N.A.                     |
| 366   | WHITE FIELD-KOLAR NL                                                                                 | RAILWAYS          | SWR                    | 04/2011                         | N.A.                                               | N.A.                                              | 341.05                         | 348.85                            | 0.34                                             | 2.29                | N.A.                     |
| 367 # | HOSPET-HUBLI-LONDA- VASCODAGAMA DL                                                                   | RAILWAYS          | SWR                    | 04/2010                         | N.A.                                               | N.A.                                              | 2127.00                        | 2127.00                           | 325.00                                           | 0.00                | N.A.                     |
| 368   | TORANAGALLU-RANJITPURA DL                                                                            | RAILWAYS          | SWR                    | 04/2011                         | N.A.                                               | N.A.                                              | 146.75                         | 167.50                            | 0.32                                             | 14.14               | N.A.                     |
| 369   | GADAG-WADI NL                                                                                        | RAILWAYS          | SWR                    | 04/2013                         | N.A.                                               | N.A.                                              | 1117.00                        | 1922.00                           | 1.89                                             | 72.07               | N.A.                     |
| 370   | CHIKBALLA-PUR-GOWRIBIDANUR NL                                                                        | RAILWAYS          | SWR                    | 04/2013                         | N.A.                                               | N.A.                                              | 327.25                         | 367.77                            | 0.00                                             | 12.38               | N.A.                     |
| 371   | HUBLI-ANKOLA(NL),SWR                                                                                 | RAILWAYS          | SWR                    | 04/1997                         | N.A.                                               | N.A.                                              | 227.00                         | 2135.00                           | 117.24                                           | 840.53              | N.A.                     |
| 372   | HASSAN-BANGALORE VIA SHRAVANA-BELGOLA(NL),SWR                                                        | RAILWAYS          | SWR                    | 02/1997                         | N.A.                                               | N.A.                                              | 295.00                         | 1289.92                           | 1092.98                                          | 337.26              | N.A.                     |
| 373   | BANGLORE - SATYAMANGALAM (NL)(SWR)                                                                   | RAILWAYS          | SWR                    | 04/1996                         | N.A.                                               | N.A.                                              | 138.00                         | 1382.78                           | 2.81                                             | 902.01              | N.A.                     |
| 374   | HUBLI- CHIKJAJUR                                                                                     | RAILWAYS          | SWR                    | 03/2015                         | N.A.                                               | N.A.                                              | 1900.00                        | 1900.00                           | 0.00                                             | 0.00                | N.A.                     |
| 375   | ARSIKERE-TUMKUR                                                                                      | RAILWAYS          | SWR                    | 03/2015                         | N.A.                                               | N.A.                                              | 960.00                         | 960.00                            | 0.00                                             | 0.00                | N.A.                     |

|   SN | PROJECT                                                                                              | SECTOR                      | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 102   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   REPORTED CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|------------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|----------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
|  376 | RAMANAGRAM-MYSORE DOUBLING WITH ELECTRIFICATION OF KENGESII- MUSORE (SWR)                            | RAILWAYS                    | SWR                    | 04/2007                         | 03/2013                                            | 09/2015                                           |                         482    |                            874.57 |                                           730.11 |               81.45 | 30                       |
|  377 | HOSADURGA - CHICKJAJUR (28.89 KM)                                                                    | RAILWAYS                    | SWR                    | 04/2010                         | N.A.                                               | 09/2015                                           |                         203.4  |                            203.4  |                                           153.29 |                0    | N.A.                     |
|  378 | REHABILITATION AND UPGRADING TO 2 LANES/2 LANE WITH PAVED SHOULDERS CONFIGURATION OF "MADHUGIRI-MULB | ROAD TRANSPORT AND HIGHWAYS | MORTH                  | 01/1991                         | 01/2018                                            | 01/2018                                           |                         219.4  |                            219.4  |                                             0    |                0    | 0                        |
|  379 | STRENGTHENING AND WIDENING TO TWO LANE WITH PAVED SHOULDERS FROM KM.106.00 TO 153.00 OF NH-218 BIJAP | ROAD TRANSPORT AND HIGHWAYS | MORTH                  | 03/2015                         | 11/2015                                            | 11/2017                                           |                         165.67 |                            165.67 |                                             2.43 |                0    | 24                       |
|  380 | STRENGTHENING AND WIDENING TO TWO LANE WITH PAVED SHOULDERS FROM KM.56.00 TO 106.00 OF NH-218 BIJAPU | ROAD TRANSPORT AND HIGHWAYS | MORTH                  | 03/2015                         | 11/2015                                            | 11/2017                                           |                         159.12 |                            159.12 |                                             2.43 |                0    | 24                       |
|  381 | 4-LANING OF GOA/KARNATAKA BORDER-KUNDAPUR SECTION                                                    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 05/2014                         | 08/2016                                            | 08/2016                                           |                        1655.01 |                           1655.01 |                                           785    |                0    | 0                        |
|  382 | TWO LANE WITH PAVED SHOULDERS OF BIJAPUR - GULBARGA - HOMNABAD - SECTION OF NH-218 ( NEW NH NO -50)  | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 05/2015                         | 09/2017                                            | 09/2017                                           |                         709    |                            709    |                                            19.24 |                0    | 0                        |
|  383 | HUNGUND-SURATHKAL AND MANGALORE-KNT/KERALA BORDER                                                    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 09/2010                         | N.A.                                               | N.A.                                              |                         946    |                            946    |                                             0    |                0    | N.A.                     |
|  384 | BELGAUM-DHARWAD(NH-4)                                                                                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2010                         | N.A.                                               | N.A.                                              |                         480    |                            480    |                                           438    |                0    | N.A.                     |
|  385 | UGRADATION OF HYDERABAD- BANGALORE SECTION                                                           | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 11/2010                         | N.A.                                               | N.A.                                              |                         680    |                            680    |                                             0    |                0    | N.A.                     |
|  386 | DEVIHALLI-HASSAN                                                                                     | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2010                         | N.A.                                               | N.A.                                              |                         453    |                            453    |                                           487.9  |                0    | N.A.                     |
|  387 | 4 LANNING OF BELGUM-KHANPUR SECTION AND 2 LANING OF KHANPUR-KNT/GOA BORDER                           | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2011                         | 09/2013                                            | 12/2016                                           |                         359    |                            359    |                                             0    |                0    | 39                       |
|  388 | KUNDUPUR-SURATHKAL AND MANGLORE                                                                      | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 09/2010                         | N.A.                                               | 09/2017                                           |                         671    |                            671    |                                           818.53 |                0    | N.A.                     |
|  389 | FOUR LANING OF HOSPET - CHITRADURGA                                                                  | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 01/1991                         | N.A.                                               | 08/2018                                           |                        1388    |                           1388    |                                            20.6  |                0    | N.A.                     |
|  390 | CONSTRUCTION OF PARAMEDICAL AND ALLIED HEALTH INSTITUTE AT GULBARGA                                  | STEEL                       | HSCL                   | 07/2011                         | 12/2015                                            | 03/2016                                           |                         324.87 |                            325    |                                           263.57 |                0.04 | 3                        |

| SN   | PROJECT                                                                                              | SECTOR                      | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 103   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | REPORTED CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|------|------------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|----------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
| 391  | CONSTRUCTION OF MEDICAL COLLEGE AND HOSPITAL AT GULBARGA                                             | STEEL                       | HSCL                   | 05/2005                         | 02/2014                                            | 03/2016                                           | 768.88                         | 1070.97                           | 1070.97                                          | 39.29               | 25                       |
| 392  | 1.2 MTPA PELLET PLANT PROJECT ,DONIMALAI (NMDC)                                                      | STEEL                       | NMDC                   | 04/2011                         | 04/2013                                            | 06/2015                                           | 572.00                         | 572.00                            | 490.09                                           | 0.00                | 26                       |
| 393  | 7.0 MTPA KUMARASWAMY IRON ORE MINE PROJECT (NMDC)                                                    | STEEL                       | NMDC                   | 02/2011                         | 05/2013                                            | 08/2015                                           | 898.55                         | 898.55                            | 419.60                                           | 0.00                | 27                       |
| 394  | BANGALORE METRO RAIL PROJECT PHASE-2                                                                 | URBAN DEVELOPMENT           | BMRCL                  | 02/2014                         | 02/2019                                            | 02/2019                                           | 26405.14                       | 26405.14                          | 30.04                                            | 0.00                | 0                        |
| 395  | BANGALORE METRO RAIL PROJECT                                                                         | URBAN DEVELOPMENT           | MRTP                   | 05/2006                         | 06/2011                                            | 06/2016                                           | 6395.00                        | 11609.00                          | 12712.23                                         | 81.53               | N.A.                     |
|      | KERALA                                                                                               |                             |                        |                                 |                                                    |                                                   |                                |                                   |                                                  |                     |                          |
| 396  | INTEGRATED REFINERY EXPANSION PROJECT                                                                | PETROLEUM                   | BPCL                   | 03/2012                         | 05/2016                                            | 05/2016                                           | 14225.00                       | 16504.00                          | 11119.68                                         | 16.02               | 0                        |
| 397  | LPG TERMINAL AT KOCHI                                                                                | PETROLEUM                   | IOCL                   | 10/2015                         | 10/2017                                            | 02/2018                                           | 607.06                         | 714.25                            | 99.05                                            | 17.66               | 4                        |
| 398  | STRATEGIC CRUDE OIL STORAGE PROJECT AT PADUR                                                         | PETROLEUM                   | ISPRL                  | 01/2006                         | 01/2012                                            | 05/2016                                           | 993.00                         | 1693.00                           | 1459.15                                          | 70.49               | 52                       |
| 399  | ANGAMALI-SABARIMALA (N.L.)(SR)                                                                       | RAILWAYS                    | SR                     | 10/1998                         | N.A.                                               | N.A.                                              | 550.00                         | 1566.00                           | 137.40                                           | 184.73              | N.A.                     |
| 400  | KUMBALAM-TURAVUR                                                                                     | RAILWAYS                    | SR                     | 04/2011                         | N.A.                                               | N.A.                                              | 252.96                         | 252.96                            | 1.48                                             | 0.00                | N.A.                     |
| 401  | CHENGANNUR-CHINGAVANAM                                                                               | RAILWAYS                    | SR                     | 04/2006                         | N.A.                                               | N.A.                                              | 191.72                         | 222.95                            | 112.40                                           | 16.29               | N.A.                     |
| 402  | ERNAKULAM-KUMBALAM                                                                                   | RAILWAYS                    | SR                     | 04/2010                         | N.A.                                               | N.A.                                              | 189.24                         | 189.24                            | 1.52                                             | 0.00                | N.A.                     |
| 403  | FOUR LANNING OF WALAYAR- VADAKKANCHERRY SECTION                                                      | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2011                         | 10/2013                                            | N.A.                                              | 682.00                         | 682.00                            | 34.81                                            | 0.00                | N.A.                     |
| 404  | NH CONNECTIVITY TO ICTT VALLARPADAEU NH - SH                                                         | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2005                         | 02/2010                                            | N.A.                                              | 557.00                         | 557.00                            | 932.30                                           | 0.00                | N.A.                     |
| 405  | 4 LANING OF KAZHAKKOTTAM TO MUKKOLA SECTION OF NH-47                                                 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 06/2015                         | N.A.                                               | N.A.                                              | 845.24                         | 845.24                            | 0.00                                             | 0.00                | N.A.                     |
| 406  | SIX LANNING OF VADAKKANCHERRY THRISSURESECTION KM 240 270KM                                          | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2010                         | 08/2012                                            | 03/2017                                           | 617.00                         | 617.00                            | 0.00                                             | 0.00                | 55                       |
| 407  | CONSTRUCTION OF 6.80 KM 2 LANE WITH PAVED SHOULDERS ALAPPUZHA BYPASS ON NH47 NEW NH 66 FROM KM 408.1 | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 01/2014                         | 09/2017                                            | 09/2017                                           | 255.75                         | 348.43                            | 13.79                                            | 36.24               | 0                        |
| 408  | CONSTRUCTION OF 13.0 KM 2 LANE WITH PAVED SHOULDERS KOLLAM BYPASS ON NH47 (NEW NH 66) FROM KM 486/50 | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 01/2014                         | 11/2017                                            | 11/2017                                           | 267.16                         | 352.05                            | 2.79                                             | 31.77               | 0                        |
| 409  | RAIL CONNECTIVITY TO ICTT AT VALLARPADAM AT COCHIN PORT TRUST                                        | SHIPPING AND PORTS          | RVNL                   | 03/2007                         | 04/2009                                            | 08/2016                                           | 245.67                         | 409.83                            | 366.20                                           | 66.82               | 88                       |
| 410  | CONSTRUCTION OF MEGA HOSTEL II FOR NIT CALICUT KERALA                                                | URBAN DEVELOPMENT           | CPWD                   | 01/2010                         | 10/2012                                            | N.A.                                              | 165.23                         | 165.23                            | 0.00                                             | 0.00                | N.A.                     |

| SN   | PROJECT                                                                                               | SECTOR                      | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 104   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | REPORTED CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|------|-------------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|----------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
| 411  | KOCHI METRO RAIL PROJECT                                                                              | URBAN DEVELOPMENT           | KMRCL                  | 07/2012                         | 07/2017                                            | 06/2017                                           | 5181.79                        | 5181.79                           | 2757.97                                          | 0.00                | -1                       |
|      | MADHYAPRADESH                                                                                         |                             |                        |                                 |                                                    |                                                   |                                |                                   |                                                  |                     |                          |
| 412  | AMLOHRI EPR (NCL) (6 MTY , INCR.)                                                                     | COAL                        | NCL                    | 12/2009                         | 03/2016                                            | 03/2016                                           | 1352.04                        | 1143.54                           | 847.83                                           | -15.42              | 0                        |
| 413  | NIGAHI OC EXPANSION PROJECT 10 MTY TO 15 MTY, SINGRAULI                                               | COAL                        | NCL                    | 10/2007                         | 03/2012                                            | 03/2017                                           | 259.40                         | 486.57                            | 157.69                                           | 87.58               | 60                       |
| 414  | RAJNAGAR OCP RPR (1.70 MTY)                                                                           | COAL                        | SECL                   | 12/2014                         | 03/2021                                            | 03/2021                                           | 357.80                         | 357.80                            | 113.00                                           | 0.00                | 0                        |
| 415  | KANCHAN OC EXPANSION                                                                                  | COAL                        | SECL                   | 12/2014                         | 03/2021                                            | 03/2021                                           | 371.04                         | 371.04                            | 29.15                                            | 0.00                | 0                        |
| 416  | BATURA HIGHWALL PROJECT                                                                               | COAL                        | SECL                   | 07/2015                         | 03/2022                                            | 03/2022                                           | 231.92                         | 231.92                            | 0.00                                             | 0.00                | 0                        |
| 417  | RAMPUR BATURA OCP (4.0 MTY)                                                                           | COAL                        | SECL                   | 08/2015                         | 03/2023                                            | 03/2023                                           | 1186.64                        | 1186.64                           | 1.33                                             | 0.00                | 0                        |
| 418  | MALACHUA OPENCAST PROJECT                                                                             | COAL                        | SECL                   | 10/2015                         | 03/2023                                            | 03/2023                                           | 488.33                         | 488.33                            | 0.00                                             | 0.00                | 0                        |
| 419  | AMRITDHARA OC PROJECT                                                                                 | COAL                        | SECL                   | 02/2015                         | 03/2023                                            | 03/2023                                           | 481.60                         | 481.60                            | 0.00                                             | 0.00                | 0                        |
| 420  | EXPANSION OF MALANJKHAND MINE- DEVELOPMENT OF UNDERGROUND MINE UNDER EXISTING OPEN CAST MINE OF CAPAC | MINES                       | HCL                    | 09/2011                         | 09/2017                                            | 09/2017                                           | 1856.00                        | 1856.00                           | 2.02                                             | 0.00                | 0                        |
| 421  | SIX PIPELINE REPLACEMENT PROJECT PROJECT                                                              | PETROLEUM                   | ONGC                   | 03/2009                         | 01/2017                                            | 01/2017                                           | 181.02                         | 173.28                            | 78.73                                            | -4.28               | 0                        |
| 422  | GADARWARA SUPER THERMAL POWER PROJECT STAGE-I                                                         | POWER                       | NTPC                   | 03/2013                         | 09/2017                                            | 09/2017                                           | 11638.55                       | 11638.55                          | 5427.00                                          | 0.00                | 0                        |
| 423  | KHARGONE STPP STAGE I (1320 MW)                                                                       | POWER                       | NTPC                   | 03/2015                         | 09/2019                                            | 09/2019                                           | 9870.51                        | 9870.51                           | 1536.00                                          | 0.00                | 0                        |
| 424  | TRANSMISSION SYSTEM FOR ULTRA MEGA SOLAR PARK (750 MW)                                                | POWER                       | PGCIL                  | 01/2016                         | 03/2017                                            | 03/2017                                           | 305.04                         | 305.04                            | 0.00                                             | 0.00                | 0                        |
| 425  | BHOPAL BINA 3D LINE DOUBLING                                                                          | RAILWAYS                    | RVNL                   | 09/2007                         | 03/2010                                            | 06/2017                                           | 687.20                         | 950.00                            | 896.75                                           | 38.24               | 87                       |
| 426  | CHHINDWARA - NAGPUR (GC)(SECR)                                                                        | RAILWAYS                    | SECR                   | 04/2005                         | N.A.                                               | 03/2017                                           | 383.79                         | 1101.16                           | 194.91                                           | 186.92              | N.A.                     |
| 427  | RAMGANJMUNDI-BHOPAL (NL),WCR                                                                          | RAILWAYS                    | WCR                    | 04/2001                         | N.A.                                               | 03/2017                                           | 470.92                         | 1225.90                           | 257.59                                           | 160.32              | N.A.                     |
| 428  | RATLAM-MHOW-KHANDWA-AKOLA (GC)                                                                        | RAILWAYS                    | WR                     | 04/2008                         | 03/2012                                            | N.A.                                              | 603.04                         | 1421.25                           | 420.33                                           | 135.68              | N.A.                     |
| 429  | FOUR LANING OF GWALIOR- SHIVPURI                                                                      | ROAD TRANSPORT AND HIGHWAYS | DORTH                  | 05/2013                         | 11/2015                                            | 01/2016                                           | 1055.00                        | 1055.00                           | 0.00                                             | 0.00                | 2                        |
| 430  | FOUR LANING OF SHIVPURI-GUNA SECTION OF NH-3 FROM KM236.00 TO KM 332.100 IN THE STATE OF MADHYA PRAD  | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2015                         | 01/2019                                            | N.A.                                              | 830.36                         | 830.36                            | 0.00                                             | 0.00                | N.A.                     |
| 431  | FOUR LANING OF SHIVPURI TO GUNA SECTION OF NH-3 FROM KM 236.00 TO KM 332.100 IN THE STATE OF MADHY    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2015                         | 01/2016                                            | N.A.                                              | 830.36                         | 830.36                            | 0.00                                             | 0.00                | N.A.                     |
| 432  | BHOPAL-SANCHI                                                                                         | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 10/2011                         | 01/2013                                            | N.A.                                              | 209.00                         | 209.00                            | 0.00                                             | 0.00                | N.A.                     |

|   SN | PROJECT                                                                                             | SECTOR                           | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 105   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   REPORTED CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|-----------------------------------------------------------------------------------------------------|----------------------------------|------------------------|---------------------------------|----------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
|  433 | RAJMARG CHORAHA TO LAKHNANDON,KM 297 TO KM 351, NH- 26 (NHAI)                                       | ROAD TRANSPORT AND HIGHWAYS      | NHAI                   | 12/2003                         | 10/2008                                            | N.A.                                              |                         251.03 |                            251.03 |                                                0 |                   0 | N.A.                     |
|  434 | FOUR LANING OF GUNA TO BIAORA SECTION OF NH-3 FROM KM 332.100 TO KM. 426.100 IN THE STATE OF MADHYA | ROAD TRANSPORT AND HIGHWAYS      | NHAI                   | 06/2015                         | 03/2016                                            | 03/2016                                           |                        1012.9  |                           1012.9  |                                                0 |                   0 | 0                        |
|  435 | 4 LANING OF OBEDULLAGANJ-BETUL SECTION                                                              | ROAD TRANSPORT AND HIGHWAYS      | NHAI                   | 02/2012                         | 08/2016                                            | 08/2016                                           |                         912    |                            912    |                                                0 |                   0 | 0                        |
|  436 | FOUR LANING OF SHIVPURI - GUNA PACKAGE - I                                                          | ROAD TRANSPORT AND HIGHWAYS      | NHAI                   | 01/2016                         | 07/2018                                            | 07/2018                                           |                         830.36 |                            830.36 |                                                0 |                   0 | 0                        |
|  437 | 4 LANING OF BIAORA - DEWAS                                                                          | ROAD TRANSPORT AND HIGHWAYS      | NHAI                   | 06/2015                         | N.A.                                               | N.A.                                              |                         583.79 |                            583.79 |                                                0 |                   0 | N.A.                     |
|  438 | 4 LANING OF GUNA TO BIAORA                                                                          | ROAD TRANSPORT AND HIGHWAYS      | NHAI                   | 06/2015                         | N.A.                                               | N.A.                                              |                        1012.9  |                           1012.9  |                                                0 |                   0 | N.A.                     |
|  439 | FOUR LANING OF REWA - KATNI - JABALPUR - PACKAGE -II                                                | ROAD ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2015                         | N.A.                                               | N.A.                                              |                         795.76 |                            795.76 |                                                0 |                   0 | N.A.                     |
|  440 | FOUR LANING OF REWA - KATNI - JABALPUR - PACKAGE -I                                                 | ROAD TRANSPORT AND HIGHWAYS      | NHAI                   | 03/2015                         | N.A.                                               | N.A.                                              |                         794.3  |                            794.3  |                                                0 |                   0 | N.A.                     |
|  441 | FOUR LANING OF JABALPUR - LAKHNADON                                                                 | ROAD TRANSPORT AND HIGHWAYS      | NHAI                   | 03/2015                         | N.A.                                               | N.A.                                              |                         928.83 |                            928.83 |                                                0 |                   0 | N.A.                     |
|  442 | FOUR LANING OF REWA - KATNI - JABALPUR - PACKAGE -IV                                                | ROAD TRANSPORT AND HIGHWAYS      | NHAI                   | 03/2015                         | N.A.                                               | N.A.                                              |                         810.22 |                            810.22 |                                                0 |                   0 | N.A.                     |
|  443 | FOUR LANING OF BIAORA DEWAS SECTION OF NH-3 FROM KM 426.100 TO KM 566.450 IN THE STATE OF MADHYA PR | ROAD TRANSPORT AND HIGHWAYS      | NHAI                   | 06/2015                         | N.A.                                               | N.A.                                              |                        1583.79 |                           1583.79 |                                                0 |                   0 | N.A.                     |
|  444 | INDORE-JHABUA-GUJRAT/MP                                                                             | ROAD TRANSPORT AND HIGHWAYS      | NHAI                   | 10/2010                         | 04/2013                                            | 03/2016                                           |                        1175    |                           1175    |                                                0 |                   0 | 35                       |
|  445 | INDORE-DEWAS(NH-3)                                                                                  | ROAD TRANSPORT AND HIGHWAYS      | NHAI                   | 11/2010                         | 05/2013                                            | 09/2016                                           |                         325    |                            325    |                                                0 |                   0 | 40                       |
|  446 | BIORA-RAJASTHAN BORDER (2L) OF NH-12EXT IN MP                                                       | ROAD TRANSPORT AND HIGHWAYS      | NHDP                   | 03/2013                         | 02/2016                                            | N.A.                                              |                         257.8  |                            257.8  |                                                0 |                   0 | N.A.                     |
|  447 | BHOPAL-BIORA (4L) OF NH-12 IN MP                                                                    | ROAD TRANSPORT AND HIGHWAYS      | NHDP                   | 11/2011                         | 05/2015                                            | N.A.                                              |                         704.26 |                            704.26 |                                                0 |                   0 | N.A.                     |

| SN          | PROJECT                                                                                         | SECTOR                               | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 106   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | REPORTED CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|-------------|-------------------------------------------------------------------------------------------------|--------------------------------------|------------------------|---------------------------------|----------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
| 448         | BELA(RIWA)-MP/UP BORDER (4L) OF NH-7 IN MP                                                      | ROAD TRANSPORT AND HIGHWAYS          | NHDP                   | 11/2011                         | 02/2015                                            | N.A.                                              | 670.82                         | 670.82                            | 0.00                                             | 0.00                | N.A.                     |
| 449         | INDO-NEPAL BORDER TO RUDHAULI SECTION OF NH-233 IN UTTAR PRADESH KM 0/0 TO 65/870               | ROAD TRANSPORT AND HIGHWAYS          | NHDP                   | 11/2013                         | 05/2017                                            | 05/2017                                           | 497.05                         | 497.05                            | 0.00                                             | 0.00                | 0                        |
| 450         | SHAHDOL TO ANUPPUR- MP/CHATTISGARH BORDER SECTION OF NH-78 IN MADYA PRADESH KM 142/200 TO 245/0 | ROAD TRANSPORT AND HIGHWAYS          | NHDP                   | 06/2015                         | 05/2017                                            | 05/2017                                           | 532.49                         | 532.49                            | 0.00                                             | 0.00                | 0                        |
| 451         | JABALPUR-BARELA SECTION OF NH- 12A IN MADHYA PRADESH KM 477/6 OF NH-7 TO KM 22/8 OF NH-12A      | ROAD TRANSPORT AND HIGHWAYS          | NHDP                   | 02/2015                         | 05/2017                                            | 05/2017                                           | 327.32                         | 327.32                            | 0.00                                             | 0.00                | 0                        |
| 452         | KATNI TO UMARIYA SECTION OF NH- 78 IN MADYA PRADESH KM 0 TO 68/4                                | ROAD TRANSPORT AND HIGHWAYS          | NHDP                   | 02/2015                         | 07/2017                                            | 07/2017                                           | 377.83                         | 377.83                            | 0.00                                             | 0.00                | 0                        |
| 453         | MANDLA-CHILPI SECTION OF NH-12A IN MADHYA PRADESH KM 89/6 TO KM 192/4 OF NH-12A 192/4 OF NH-12A | ROAD TRANSPORT AND HIGHWAYS HIGHWAYS | NHDP                   | 06/2015                         | 12/2017                                            | 12/2017                                           | 641.02                         | 641.02                            | 0.00                                             | 0.00                | 0                        |
| 454         | JABALPUR TO HIREN RIVER SECTION OF NH-12 IN MADHYA PRADESH KM 11/400 TO 66/400                  | ROAD TRANSPORT AND HIGHWAYS          | NHDP                   | 11/2015                         | 03/2018                                            | 03/2018                                           | 628.45                         | 628.45                            | 0.00                                             | 0.00                | 0                        |
| 455         | GOHARGANJ TO BHOPAL SECTION OF NH-12 IN MADHYA PRADESH KM 43 TO 93                              | ROAD TRANSPORT AND HIGHWAYS          | NHDP                   | 12/2015                         | 06/2018                                            | 06/2018                                           | 927.54                         | 927.54                            | 0.00                                             | 0.00                | 0                        |
| 456         | BARELA-MANDLA SECTION OF NH- 12A IN MADHYA PRADESH KM 22/8 TO KM 89/6 OF NH-12A                 | ROAD TRANSPORT AND HIGHWAYS          | NHDP                   | 06/2015                         | N.A.                                               | N.A.                                              | 390.51                         | 390.51                            | 0.00                                             | 0.00                | N.A.                     |
| 457         | BAMITHA-SATANA (2L+PS) OF NH-75 IN MP                                                           | ROAD TRANSPORT AND HIGHWAYS          | NHDP                   | 08/2015                         | N.A.                                               | N.A.                                              | 257.80                         | 257.00                            | 0.00                                             | -0.31               | N.A.                     |
| 458         | MANGAWA-MP/UP BORDER SECTION OF NH-27 (4L) IN MP                                                | ROAD TRANSPORT AND HIGHWAYS          | NHDP                   | 01/2012                         | 04/2015                                            | 04/2016                                           | 381.86                         | 381.86                            | 0.00                                             | 0.00                | 12                       |
| 459         | UMARIYA TO SHAHDOL SECTION OF NH-78 IN MADYA PRADESH KM 68/4 TO 142/200                         | ROAD TRANSPORT AND HIGHWAYS          | PWD                    | 03/2015                         | 08/2017                                            | 08/2017                                           | 511.83                         | 511.83                            | 0.00                                             | 0.00                | 0                        |
| 460         | SIDHI TO SINGRAULI SECTION OF NH- 75E (4L) IN MP                                                | ROAD TRANSPORT AND HIGHWAYS          | PWD                    | 11/2011                         | 09/2015                                            | 08/2016                                           | 871.15                         | 871.15                            | 0.00                                             | 0.00                | 11                       |
| 461         | SATANA-BELA SECTION OF NH- 75(4L) IN MP                                                         | ROAD TRANSPORT AND HIGHWAYS          | PWD                    | 01/2012                         | 08/2015                                            | 09/2016                                           | 320.48                         | 320.48                            | 0.00                                             | 0.00                | 13                       |
| 462         | CONSTRUCTION OF CENTRAL ACADEMY FOR POLICE TRAINING (CAPT) BHOPAL                               | URBAN DEVELOPMENT                    | CPWD                   | 12/2012                         | 12/2014                                            | 03/2017                                           | 188.87                         | 188.87                            | 93.68                                            | 0.00                | 27                       |
| MAHARASHTRA | MAHARASHTRA                                                                                     | MAHARASHTRA                          | MAHARASHTRA            | MAHARASHTRA                     | MAHARASHTRA                                        | MAHARASHTRA                                       | MAHARASHTRA                    | MAHARASHTRA                       | MAHARASHTRA                                      | MAHARASHTRA         | MAHARASHTRA              |

|   SN | PROJECT                                                                                              | SECTOR                              | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 107   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   REPORTED CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) |   TIME OVERRUN$ (MONTHS) |
|------|------------------------------------------------------------------------------------------------------|-------------------------------------|------------------------|---------------------------------|----------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
|  463 | MUNGOLI NIORGUDA EXTENSION (DEEP) OC MINE                                                            | COAL                                | WCL                    | 11/2015                         | 03/2020                                            | 03/2018                                           |                         498.42 |                            498.42 |                                             0    |                0    |                      -24 |
|  464 | GOKUL                                                                                                | COAL                                | WCL                    | 11/2014                         | 03/2018                                            | 03/2018                                           |                         267.67 |                            267.67 |                                           175.5  |                0    |                        0 |
|  465 | NEW MAJRI UG TO OC                                                                                   | COAL                                | WCL                    | 05/2015                         | 03/2019                                            | 03/2019                                           |                         295.56 |                            295.56 |                                            78.27 |                0    |                        0 |
|  466 | DINESH OCP                                                                                           | COAL                                | WCL                    | 11/2014                         | 03/2020                                            | 03/2020                                           |                         611.16 |                            611.16 |                                           232.58 |                0    |                        0 |
|  467 | SINGHORI OC MINE                                                                                     | COAL                                | WCL                    | 06/2015                         | 03/2020                                            | 03/2020                                           |                         205.49 |                            205.49 |                                             1.37 |                0    |                        0 |
|  468 | PENGANGA OCP(REVISED)                                                                                | COAL                                | WCL                    | 09/2014                         | 03/2020                                            | 03/2020                                           |                         441.82 |                            441.82 |                                           149.65 |                0    |                        0 |
|  469 | KAMPTEE DEEP OC MINE                                                                                 | COAL                                | WCL                    | 11/2015                         | 03/2021                                            | 03/2021                                           |                         277.65 |                            277.65 |                                             0    |                0    |                        0 |
|  470 | MAKARDHOKRA I OC                                                                                     | COAL                                | WCL                    | 09/2014                         | 03/2021                                            | 03/2021                                           |                         266.23 |                            266.23 |                                           106.05 |                0    |                        0 |
|  471 | AMALGAMATED PAUNI-II III OC MINE                                                                     | COAL                                | WCL                    | 06/2015                         | 03/2021                                            | 03/2021                                           |                         483.69 |                            483.69 |                                            48.67 |                0    |                        0 |
|  472 | BHANEGAON OC                                                                                         | COAL                                | WCL                    | 02/2015                         | 03/2023                                            | 03/2023                                           |                         187.94 |                            187.94 |                                            39.64 |                0    |                        0 |
|  473 | ADASA UG TO OC                                                                                       | COAL                                | WCL                    | 08/2015                         | 03/2023                                            | 03/2023                                           |                         288.9  |                            288.9  |                                             0    |                0    |                        0 |
|  474 | AMALGAMATED YEKONA-I YEKONA-II COAL                                                                  | AMALGAMATED YEKONA-I YEKONA-II COAL | WCL                    | 08/2015                         | 03/2025                                            | 03/2025                                           |                         727.28 |                            727.28 |                                            72.15 |                0    |                        0 |
|  475 | NEW SEWAGE TREATMENT PLANT PACKAGE, RCF TROMBAY                                                      | FERTILISERS                         | RCF                    | 10/2014                         | 11/2016                                            | 11/2016                                           |                         197.79 |                            209.44 |                                            56.41 |                5.89 |                        0 |
|  476 | IMPLEMENTATION OF 50.4 MWWIND POWER PROJECT AT YELLAPUR                                              | MINES                               | NALCO                  | 12/2015                         | 11/2016                                            | 11/2016                                           |                         355.13 |                            355.13 |                                           107.67 |                0    |                        0 |
|  477 | INSTALLATION OF DIESEL HYDROTREATMENT UNIT (DHT) AND ASSOCIATED FACILITIES                           | PETROLEUM                           | BPCL                   | 05/2015                         | 12/2017                                            | 12/2017                                           |                        2443    |                           2443    |                                           148.72 |                0    |                        0 |
|  478 | DE-BOTTLENECKING OF SMPL                                                                             | PETROLEUM                           | IOCL                   | 12/2009                         | 08/2015                                            | 06/2016                                           |                        1584    |                           1584    |                                          1355.41 |                0    |                       10 |
|  479 | MUMBAI HIGH SOUTH (MHS) REDEVELOPMENT PHASE-III                                                      | PETROLEUM                           | ONGC                   | 11/2014                         | 04/2019                                            | 03/2019                                           |                        6068.8  |                           6068.8  |                                          1057.64 |                0    |                       -1 |
|  480 | MH NORTH REDEVELOPMENT PHASE III                                                                     | PETROLEUM                           | ONGC                   | 06/2014                         | 05/2017                                            | 05/2017                                           |                        5706.47 |                           5813.25 |                                          3089.78 |                1.87 |                        0 |
|  481 | PIPELINE REPLACEMENT PROJECT -                                                                       | PETROLEUM                           | ONGC                   | 02/2015                         | 05/2017                                            | 05/2017                                           |                        2899.93 |                           2098.43 |                                           757.83 |              -27.64 |                        0 |
|  482 | ENHANCED RECOVERY FROM BASSEIN FIELD THROUGH INTEGRATED DEVELOPMENT OF MUKTA, BASSEIN AND PANNA FORM | PETROLEUM                           | ONGC                   | 01/2015                         | 12/2017                                            | 12/2017                                           |                        4619.94 |                           4619.94 |                                           975.16 |                0    |                        0 |
|  483 | LIFE EXTENSION OF WALL PLATFORMS OF MUMBAI HIGH AND HEERA FIELDS                                     | PETROLEUM                           | ONGC                   | 12/2015                         | 04/2018                                            | 04/2018                                           |                        3190.69 |                           3190.69 |                                             0    |                0    |                        0 |
|  484 | NEELAM REDEVELOPMENT PLAN FOR EXPLOITATION OF BASSEIN AND MUKTA PAY                                  | PETROLEUM                           | ONGC                   | 08/2015                         | 03/2019                                            | 03/2019                                           |                        2818.88 |                           2818.88 |                                             0    |                0    |                        0 |
|  485 | RECONSTRUCTION OF BPA AND BPB PLATFORMS                                                              | PETROLEUM                           | ONGC                   | 03/2013                         | 04/2015                                            | 05/2016                                           |                        1138.5  |                            686.58 |                                           595.62 |              -39.69 |                       13 |
|  486 | INTEGRATED DEVELOPMENT OF B- 127 FIELDS                                                              | PETROLEUM                           | ONGC                   | 12/2011                         | 03/2015                                            | 06/2017                                           |                        2059.63 |                           2665.65 |                                          1334.59 |               29.42 |                       27 |
|  487 | DEVELOPMENT OF C-26 CLUSTER FIELDS                                                                   | PETROLEUM                           | ONGC                   | 03/2012                         | 05/2014                                            | 03/2017                                           |                        2592.17 |                           2592.17 |                                          1235.07 |                0    |                       34 |
|  488 | CONVERSION OF RIG SAGAR SAMRAT TO MOBILE OFFSHORE PRODUCTION UNIT(MOPS)                              | PETROLEUM                           | ONGC                   | 03/2011                         | 05/2013                                            | 12/2016                                           |                         861.79 |                           1256.72 |                                          1017.24 |               45.83 |                       43 |

|   SN | PROJECT                                                                                               | SECTOR                      | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 108   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   REPORTED CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|-------------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|----------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
|  489 | MOUDA STPP STAGE 2                                                                                    | POWER                       | NTPC                   | 03/2012                         | 09/2016                                            | 12/2016                                           |                        7921.47 |                           7921.47 |                                          5285    |                0    | 3                        |
|  490 | SOLAPUR STPP                                                                                          | POWER                       | NTPC                   | 03/2012                         | 11/2016                                            | 08/2017                                           |                        9395.18 |                           9395.18 |                                          6254    |                0    | 9                        |
|  491 | WESTERN REGION STRENGTHENING SCHEME-V                                                                 | POWER                       | PGCIL                  | 12/2007                         | 09/2010                                            | 12/2016                                           |                         477.69 |                            738.48 |                                           602.69 |               54.59 | 75                       |
|  492 | WARDHA-NANDED MAHARASHTRA                                                                             | RAILWAYS                    | CR                     | 04/2008                         | N.A.                                               | N.A.                                              |                         499.3  |                           2501.05 |                                            84.11 |              400.91 | N.A.                     |
|  493 | KALYAN-KASARA 3RD LINE                                                                                | RAILWAYS                    | CR                     | 04/2011                         | N.A.                                               | N.A.                                              |                         277.7  |                            279.7  |                                             4.73 |                0.72 | N.A.                     |
|  494 | 3RD LINE BETWEEN BHUSAWAL- JALGAON                                                                    | RAILWAYS                    | CR                     | 04/2011                         | N.A.                                               | N.A.                                              |                         184.06 |                            184.06 |                                            15.23 |                0    | N.A.                     |
|  495 | WARDHA-SEWAGRAM NGP 3RD LINE                                                                          | RAILWAYS                    | CR                     | 04/2012                         | N.A.                                               | N.A.                                              |                         297.85 |                            297.85 |                                             7.17 |                0    | N.A.                     |
|  496 | AHMEDNAGAR-PARLI VAIJNATH(NL) CR                                                                      | RAILWAYS                    | CR                     | 02/1997                         | N.A.                                               | N.A.                                              |                         514.68 |                           2820    |                                           329.67 |              447.91 | N.A.                     |
|  497 | AMRAVATI-NARKHER NL(CR)                                                                               | RAILWAYS                    | CR                     | 06/1994                         | 06/1999                                            | 07/2012                                           |                         663.01 |                            725    |                                           586.75 |                9.35 | 157                      |
|  498 | RUNNING OF 12 CAR TRAINS ON HARBOUR LINE                                                              | RAILWAYS                    | MRTP                   | 04/2012                         | 04/2016                                            | 03/2017                                           |                         714.1  |                            714.1  |                                            65.93 |                0    | 11                       |
|  499 | MUMBAI URBAN TRANSPORT PROJECT PHASE-II                                                               | RAILWAYS                    | MRTP                   | 04/2008                         | 03/2014                                            | 03/2019                                           |                        5300    |                           7986.04 |                                          2443.62 |               50.68 | 60                       |
|  500 | BELAPUR-SEAWOOD-URAN ELECTRIFIED DOUBLE LINE(MTP)                                                     | RAILWAYS                    | MRTP                   | 03/1996                         | 03/2004                                            | 03/2016                                           |                         495.44 |                           1781.98 |                                           440.08 |              259.68 | 144                      |
|  501 | MUDKHED-PARBHANI                                                                                      | RAILWAYS                    | SCR                    | 04/2011                         | N.A.                                               | N.A.                                              |                         390.6  |                            390.6  |                                             4.69 |                0    | N.A.                     |
|  502 | NAGPUR - KONDHALI                                                                                     | ROAD TRANSPORT AND HIGHWAYS | DORTH                  | 09/2005                         | 06/2006                                            | N.A.                                              |                         168    |                            168    |                                           279.92 |                0    | N.A.                     |
|  503 | WIDENING NH-848 FROM KM 16.000 TO 34.000, 39.000 TO 57.000 AND KM 62.000 TO 65/600/JOB NO 992/15-16   | ROAD TRANSPORT AND HIGHWAYS | MORTH                  | 10/2015                         | N.A.                                               | N.A.                                              |                         289.6  |                            289.6  |                                             0    |                0    | N.A.                     |
|  504 | CONSTRUCTION OF HIGH LEVEL BRIDGE ACROSS INDRAVATI RIVER ON NH-63 (ERSTWHILE NH-16) AND CONSTRUCTION  | ROAD TRANSPORT AND HIGHWAYS | MORTH                  | 12/2011                         | N.A.                                               | N.A.                                              |                         156.26 |                            156.26 |                                            50.94 |                0    | N.A.                     |
|  505 | CONSTRUCTION OF HL BRIDGE ACROSS GADAVARI RIVER AND ITS APPROACHES FOR MISSING LINK BETWEEN SIRONCHA  | ROAD TRANSPORT AND HIGHWAYS | MORTH                  | 03/2011                         | N.A.                                               | N.A.                                              |                         185.82 |                            185.82 |                                             0    |                0    | N.A.                     |
|  506 | REHABILITATION AND UPGRADATION OF END OF AHMEDNAGAR BYPASS TO KHARWANDI KASAR SECTION OF NH- 222 FROM | ROAD TRANSPORT AND HIGHWAYS | MORTH                  | 01/2015                         | N.A.                                               | N.A.                                              |                         225.81 |                            225.81 |                                             0    |                0    | N.A.                     |
|  507 | PUNE-SHOLAPUR,PKG-II                                                                                  | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 09/2011                         | 01/2014                                            | 03/2016                                           |                         835    |                            835    |                                          1684    |                0    | N.A.                     |
|  508 | TALEGAON-AMRAVATI                                                                                     | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 11/2009                         | 11/2013                                            | N.A.                                              |                         567    |                            567    |                                          1055.94 |                0    | N.A.                     |

|   SN | PROJECT                                                                                              | SECTOR                      | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 109   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   REPORTED CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|------------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|----------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
|  509 | 4 LANING OF SOLAPUR YEDISHI SECTION OF NH-211                                                        | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 01/2015                         | 07/2017                                            | 07/2017                                           |                         972.5  |                            972.5  |                                           957.02 |                0    | 0                        |
|  510 | FOUR LANING OF AURANGABAD - YEDISHI                                                                  | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 07/2015                         | 01/2018                                            | 01/2018                                           |                        1871.34 |                           1871.34 |                                          1200.9  |                0    | 0                        |
|  511 | 4 LANING OF AMRAVATI - CHIKHLI (PKG-I)                                                               | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 07/2015                         | N.A.                                               | N.A.                                              |                        2288.18 |                           2288.18 |                                             0    |                0    | N.A.                     |
|  512 | CONSTRUCTION OF NH-4B FROM KM.21.200 TO KM.27.270( D TO E SECTION) AND FROM KM.0.000 TO KM.4.492 ( D | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 09/2015                         | N.A.                                               | N.A.                                              |                         414.51 |                            414    |                                             0    |               -0.12 | N.A.                     |
|  513 | CONSTRUCTION OF KARALPHATA INTERCHANGE FROM 3.600 TO KM 6.073 OF NH4B AND FROM 5.300 TO KM 7.422 (   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 10/2015                         | N.A.                                               | N.A.                                              |                         531.13 |                            531.13 |                                             0    |                0    | N.A.                     |
|  514 | 4 LANING OF FAGNE - MAH-GUJ BORDER ( PKG-3)                                                          | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 07/2015                         | N.A.                                               | N.A.                                              |                        1885.74 |                           1885.74 |                                             0    |                0    | N.A.                     |
|  515 | CONSTRUCTION OF GAVANPHATA INTERCHANGE FROM 14.740 TO KM 15.894 ( OLD SH -54) PKG-2                  | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 10/2015                         | N.A.                                               | N.A.                                              |                         593.26 |                            593.26 |                                             0    |                0    | N.A.                     |
|  516 | CONSTRUCTION OF FLYOVER AT KM.544.650 INCLUDING ROB ,SERVICE ROADS ,FOOTPATH FOR RCC DRAINS ON URBAN | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2015                         | N.A.                                               | N.A.                                              |                         649.5  |                            649.5  |                                             0    |                0    | N.A.                     |
|  517 | 6/8 LANING OF ROAD PORT CONNECTIVITY JNPT PHASE II - CONSTRUCTION OF NH-348 - PKG3                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 08/2015                         | N.A.                                               | N.A.                                              |                         505    |                            505    |                                             0    |                0    | N.A.                     |
|  518 | 4-LANING OF SOLAPUR - MAHARASHTRA/ KARNATKA SECTION                                                  | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 06/2014                         | 11/2016                                            | 12/2016                                           |                         923.04 |                            923.04 |                                           297.35 |                0    | 1                        |
|  519 | NAGPUR-WAINGANGA BRIDGE                                                                              | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2012                         | 10/2014                                            | 03/2016                                           |                         484.19 |                            484.19 |                                           458.86 |                0    | 17                       |
|  520 | WIDENING OF KHED-SINNAR STRETCH OF PUNE NASHIK SECTION OF NH-50                                      | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 05/2013                         | 02/2014                                            | 08/2016                                           |                        1348.2  |                           1348.2  |                                          1328.5  |                0    | 30                       |
|  521 | PANVEL-INDAPUR                                                                                       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2011                         | 06/2014                                            | 12/2016                                           |                         942.69 |                            942.69 |                                           229.16 |                0    | 30                       |
|  522 | PUNE-SATARA(NH-4)                                                                                    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 10/2010                         | 03/2013                                            | 12/2016                                           |                        1724.55 |                           1724.55 |                                          1788.25 |                0    | 45                       |
|  523 | WADNER-DEVDHARI(NS-60/MH)(KM 94-123 KM)                                                              | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2011                         | 11/2012                                            | 12/2016                                           |                         193.45 |                            193.45 |                                            30.63 |                0    | 49                       |

| SN      | PROJECT                                                                                              | SECTOR                      | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 110   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | REPORTED CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|---------|------------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|----------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
| 524     | FOUR LANING FROM MPMAHARASHTRA BORDER TO NAGPUR IC KAMPTEE KANOON AND NAGPUR BYPASS                  | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2010                         | 06/2012                                            | 08/2016                                           | 1170.52                        | 1170.52                           | 2041.03                                          | 0.00                | 50                       |
| 525     | PIMPALGAON-NASIK-GONDE, NH-3 (NHDP-PHASE-III)                                                        | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2005                         | 07/2012                                            | 03/2017                                           | 940.00                         | 940.00                            | 1415.36                                          | 0.00                | 56                       |
| 526     | REHABILATION AND UPGRADATION OF NH-222(61) FOM KM 284 TO 337                                         | ROAD TRANSPORT AND HIGHWAYS | NHDP                   | 06/2014                         | 11/2016                                            | 11/2016                                           | 260.39                         | 260.39                            | 0.00                                             | 0.00                | 0                        |
| 527     | REHABILATION AND UPGRADATION OF NH-222(61) FOM KM 161.570 TO 211.00                                  | ROAD TRANSPORT AND HIGHWAYS | NHDP                   | 12/2013                         | 11/2016                                            | 11/2016                                           | 220.72                         | 220.72                            | 0.00                                             | 0.00                | 0                        |
| 528     | REHABILATION AND UPGRADATION OF NH-222(61) FOM KM 342.00 TO 444.00                                   | ROAD TRANSPORT AND HIGHWAYS | NHDP                   | 01/2014                         | N.A.                                               | 06/2017                                           | 446.77                         | 446.77                            | 0.00                                             | 0.00                | N.A.                     |
| 529     | CONSTRUCTION OF MAJOR BRIDGE WITH APPROACHES ACROSS PRANHITA RIVER AT KM 57.300 ON NH-63(16)         | ROAD TRANSPORT AND HIGHWAYS | NHDP                   | 03/2015                         | N.A.                                               | 10/2017                                           | 168.30                         | 168.30                            | 0.00                                             | 0.00                | N.A.                     |
| 530     | REHABILITATION AND AUGMENTAION OF NH-222 FROM KM 101.00 TO 161.570 UNDER NHDP-IV ON EPC MODE. JOB NO | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 01/2014                         | 11/2014                                            | 11/2014                                           | 292.98                         | 292.98                            | 95.60                                            | 0.00                | 0                        |
| 531     | CONSTRUCTION OF MAJOR/MINOR BRIDGE AND ROB IN 4 LANNING OF NH-66(17) MUMBAI-GOA ROAD FROM KM 161 TO  | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 08/2014                         | 07/2016                                            | 07/2016                                           | 187.79                         | 187.79                            | 0.00                                             | 0.00                | 0                        |
| 532     | CONSTRUCTION OF OFFSHORE CONTAINER BERTHS AND DEVELOPMENT OF CONTAINER TERMINAL ON BOT BASIS IN MUMB | SHIPPING AND PORTS          | MUMBAI PORT TRU        | 01/2007                         | 12/2010                                            | 01/2016                                           | 366.39                         | 669.46                            | 415.80                                           | 82.72               | 61                       |
| 533     | INSTALLATION OF 45MVA SAF T WITH OTHER ASSOCIATED FACILITIES                                         | STEEL                       | SAIL                   | 12/2011                         | 10/2013                                            | 06/2016                                           | 187.33                         | 187.33                            | 175.60                                           | 0.00                | 32                       |
| 534     | OFFICE BUILDING FOR INCOME TAX DEPARTMENT ON PLOT NO C- 41-43 G BLOCK BANDRA                         | URBAN DEVELOPMENT           | CPWD                   | 02/2011                         | 11/2014                                            | N.A.                                              | 241.33                         | 241.33                            | 87.13                                            | 0.00                | N.A.                     |
| 535     | CONSTRUCTION OF NISM CAMPUS AT PATALGANGA RASAYANI DISTT RAIGADH MAHARASTRA                          | URBAN DEVELOPMENT           | CPWD                   | 12/2012                         | 06/2015                                            | 11/2016                                           | 315.00                         | 315.00                            | 188.33                                           | 0.00                | 17                       |
| 536     | UPGRADATION OF NATIONAL FIRE SERVICES COLLEGE AT NAGPUR MAHARASTRA                                   | URBAN DEVELOPMENT           | CPWD                   | 06/2010                         | 03/2012                                            | 03/2017                                           | 205.00                         | 191.97                            | 0.00                                             | -6.36               | 60                       |
| 537     | MUMBAI METRO LINE 3 (COLABA- BANDRA-SEEPZ)                                                           | URBAN DEVELOPMENT           | MMRCL                  | 07/2013                         | 01/2015                                            | 12/2015                                           | 23136.00                       | 23136.00                          | 0.00                                             | 0.00                | 11                       |
| 538     | NAGPUR METRO RAIL                                                                                    | URBAN DEVELOPMENT           | NMRCL                  | 08/2014                         | 03/2018                                            | 03/2018                                           | 8680.00                        | 8680.00                           | 105.22                                           | 0.00                | 0                        |
| MANIPUR | MANIPUR                                                                                              | MANIPUR                     | MANIPUR                | MANIPUR                         | MANIPUR                                            | MANIPUR                                           | MANIPUR                        | MANIPUR                           | MANIPUR                                          | MANIPUR             | MANIPUR                  |

| SN   | PROJECT                                                                                                                          | SECTOR                      | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 111   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | REPORTED CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|------|----------------------------------------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|----------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
| 539  | CONSTRUCTION OF POL DEPOT AT IMPHAL, MANIPUR                                                                                     | PETROLEUM                   | IOCL                   | 08/2010                         | 07/2016                                            | 07/2016                                           | 103.02                         | 171.04                            | 114.42                                           | 66.03               | 0                        |
| 540  | JIRIBAM TO IMPHAL (TUPUI)(NL)(NEFR)                                                                                              | RAILWAYS                    | NFR                    | 04/2003                         | 03/2011                                            | 03/2019                                           | 727.56                         | 6570.75                           | 2787.99                                          | 803.12              | 96                       |
| 541  | NIT ACADEMIC BUILDING AT IMPHAL MANIPUR                                                                                          | URBAN DEVELOPMENT           | CPWD                   | 02/2014                         | 03/2015                                            | 03/2015                                           | 216.69                         | 216.69                            | 0.00                                             | 0.00                | 0                        |
|      | MEGHALAYA                                                                                                                        |                             |                        |                                 |                                                    |                                                   |                                |                                   |                                                  |                     |                          |
| 542  | NEW BG LINE FROM BYRNIHAT TO SHILLONG                                                                                            | RAILWAYS                    | NFR                    | 04/2010                         | N.A.                                               | 03/2020                                           | 4083.02                        | 5307.90                           | 7.79                                             | 30.00               | N.A.                     |
| 543  | 2-LANNING OF SHILONG BYPASS                                                                                                      | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2011                         | 02/2014                                            | N.A.                                              | 226.00                         | 226.00                            | 0.00                                             | 0.00                | N.A.                     |
| 544  | TWO LANING WITH PS OF JOWAI - MEHALAYA /ASSAM BORDER SECTION OF NH-44                                                            | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2015                         | N.A.                                               | N.A.                                              | 479.20                         | 479.20                            | 0.00                                             | 0.00                | N.A.                     |
| 545  | JORBAT - BARAPANI                                                                                                                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 01/2011                         | 01/2014                                            | 06/2016                                           | 536.00                         | 536.00                            | 0.00                                             | 0.00                | 29                       |
| 546  | 2 LANING OF SHILLONG NONGSTOIN SECTION OF NH 44 AND NONGSTOIN SECTION OF NH 44 AND NONGSTOIN TURA STATE ROAD UNDER PHASE A OF SA | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 12/2010                         | 02/2011                                            | N.A.                                              | 1494.48                        | 1494.48                           | 2090.00                                          | 0.00                | N.A.                     |
| 547  | CONSTRUCTION OF INTERNATIONAL CENTRE FOR PERFORMING ARTS AND CULTURE, SHILONG IN MEGALAYA UNDER NLCP                             | STEEL                       | HSCL                   | 04/2014                         | 09/2017                                            | 09/2017                                           | 151.33                         | 151.33                            | 4.84                                             | 0.00                | 0                        |
|      | MIZORAM                                                                                                                          |                             |                        |                                 |                                                    |                                                   |                                |                                   |                                                  |                     |                          |
| 548  | TUIRIAL HYDRO ELECTRIC PROJECT (60MW)                                                                                            | POWER                       | NEEPCO                 | 07/1998                         | 07/2006                                            | 10/2016                                           | 368.72                         | 1381.71                           | 1005.51                                          | 274.73              | 123                      |
| 549  | BHAIRABI SAIRONG, NL, NEFR                                                                                                       | RAILWAYS                    | NFR                    | 04/2008                         | 04/2014                                            | 03/2018                                           | 619.34                         | 2820.25                           | 199.31                                           | 355.36              | 47                       |
| 550  | WIDENING TO 2 LANE, RE- ALIGNMENT AND GEOMETRIC IMPROVEMENT FROM KM 11/00 TO KM 114/618 OF NH-44A IN                             | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 11/2010                         | 03/2011                                            | N.A.                                              | 624.41                         | 624.41                            | 219.50                                           | 0.00                | N.A.                     |
| 551  | CONSTRUCTION OF A NEW 2-LANE HIGHWAY FROM KM 71/00 TO 99/83 IN MIZORAM TO SUPPORT KALADAN MULTI MOD                              | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 08/2010                         | 10/2010                                            | N.A.                                              | 193.69                         | 193.69                            | 122.00                                           | 0.00                | N.A.                     |
| 552  | CONSTRUCTION OF A NEW 2-LANE HIGHWAY FROM KM 0.00 (ON NH-54 NEAR LAWNGTLAI)                                                      | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 08/2010                         | 10/2010                                            | N.A.                                              | 195.04                         | 195.04                            | 157.22                                           | 0.00                | N.A.                     |
| 553  | CONSTRUCTION OF A NEW 2-LANE HIGHWAY FROM KM 38/00 TO 71/00 IN MIZORAM TO SUPPORT KALADAN MULTI MOD                              | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 08/2010                         | N.A.                                               | N.A.                                              | 186.96                         | 186.96                            | 132.80                                           | 0.00                | N.A.                     |

|   SN | PROJECT                                                                                            | SECTOR         | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 112   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | REPORTED CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|------|----------------------------------------------------------------------------------------------------|----------------|------------------------|---------------------------------|----------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
|  554 | SUPPLY OF 56 NOS AIRFIELD FIRE TENDERS AT VARIOUS AIRPORTS                                         | CIVIL AVIATION | AAI                    | 10/2012                         | 03/2015                                            | 09/2015                                           | 217.60                         | 244.10                            | 30.74                                            | 12.18               | 6                        |
|  555 | NATIONAL AUTOMOTIVE TESTING AND RD INFRASTRUCTURE PROJECT (NATRIP)                                 | HEAVY INDUSTRY | NATIS                  | 04/2011                         | 09/2011                                            | 12/2017                                           | 1718.00                        | 3827.30                           | 0.00                                             | 122.78              | 75                       |
|  556 | CRU TO ISOMERIZATION (ISOM)                                                                        | PETROLEUM      | BPCL                   | 10/2011                         | 11/2016                                            | 12/2016                                           | 725.00                         | 725.00                            | 185.40                                           | 0.00                | 1                        |
|  557 | VKPL UPGRADATION AND LAYING OF SPURLINE (TO BHILWARA AND CHITTORGARH)                              | PETROLEUM      | GAIL                   | 12/2009                         | 06/2011                                            | 03/2016                                           | 463.32                         | 463.32                            | 327.10                                           | 0.00                | 57                       |
|  558 | PHUPLUR-HALDIA PIPELINE PROJECT PHASE-I                                                            | PETROLEUM      | GAIL                   | 07/2009                         | 01/2013                                            | 12/2018                                           | 3957.00                        | 3561.00                           | 112.83                                           | -10.01              | 71                       |
|  559 | KOCHI-KOOTANAD BANGALORE MANGALORE PIPELINE PROJECT                                                | PETROLEUM      | GAIL                   | 06/2009                         | 12/2012                                            | 02/2019                                           | 2915.00                        | 2915.00                           | 1381.47                                          | 0.00                | 74                       |
|  560 | URAN CHAKAN/SHIKRAPUR LPG PIPELINE                                                                 | PETROLEUM      | HPCL                   | 12/2009                         | 10/2014                                            | 03/2017                                           | 309.81                         | 462.79                            | 275.04                                           | 49.38               | 29                       |
|  561 | AUGMENTATION OF PARADIP- HALDIA-DURGAPUR LPG PIPELINE AND ITS EXTENSION UPTO PATNA AND MUZAFFARPUR | PETROLEUM      | IOCL                   | 01/2015                         | N.A.                                               | N.A.                                              | 1823.00                        | 1823.00                           | 2.18                                             | 0.00                | N.A.                     |
|  562 | PARADIP HYDERABAD PIPLEINE                                                                         | PETROLEUM      | IOCL                   | 01/2015                         | N A . .                                            | N A . .                                           | 2321 00 .                      | 2321 00 .                         | 2 56 .                                           | 0 00 .              | N A . .                  |
|  563 | JAIPUR-PANIPAT NAPTHA PIPELINE ALONG WITH AUGMENTATION OF KOYALI-SANGANER PRODUCT PIPELINE         | PETROLEUM      | IOCL                   | 02/2015                         | N.A.                                               | N.A.                                              | 890.00                         | 890.00                            | 3.61                                             | 0.00                | N.A.                     |
|  564 | PARADIP LPG IMPORT FACILITY                                                                        | PETROLEUM      | IOCL                   | 01/2015                         | 07/2018                                            | 12/2018                                           | 690.00                         | 690.00                            | 0.00                                             | 0.00                | 5                        |
|  565 | AUGMENTATION OF PARADIP HALDIA BARAUNI PIPELINE                                                    | PETROLEUM      | IOCL                   | 08/2011                         | 08/2015                                            | 06/2016                                           | 586.00                         | 586.00                            | 440.18                                           | 0.00                | 10                       |
|  566 | PARADIP HALDIA DURGAPUR LPG PIPELINE                                                               | PETROLEUM      | IOCL                   | 02/2011                         | 08/2015                                            | 03/2017                                           | 913.00                         | 913.00                            | 523.10                                           | 0.00                | 19                       |
|  567 | PARADIP-RAIPUR- RANCHI PIPELINE                                                                    | PETROLEUM      | IOCL                   | 08/2009                         | 09/2012                                            | 06/2016                                           | 1793.00                        | 1793.00                           | 1387.48                                          | 0.00                | 45                       |
|  568 | PURCHASE OF 2 NOS. OF 2000 HP DRILLING RIG                                                         | PETROLEUM      | OIL                    | 04/2010                         | 06/2012                                            | 01/2016                                           | 270.00                         | 251.66                            | 172.53                                           | -6.79               | N.A.                     |
|  569 | SECONDARY TANK FARM WITH DEHYDRATION FACILITY AND EFFLUENT TREATMENT PLANT AT MADHUBAN             | PETROLEUM      | OIL                    | 07/2011                         | 03/2017                                            | 03/2018                                           | 352.56                         | 450.55                            | 12.10                                            | 27.79               | 12                       |
|  570 | ADDITIONAL DEVELOPMENT OF VASAI EAST FIELD                                                         | PETROLEUM      | ONGC                   | 03/2014                         | 12/2018                                            | 12/2018                                           | 2476.82                        | 2476.82                           | 673.48                                           | 0.00                | 0                        |
|  571 | INTEGRATED DEVELOPMENT OF VASHISTA AND S-1 FIELDS                                                  | PETROLEUM      | ONGC                   | 05/2013                         | 04/2016                                            | 12/2017                                           | 4124.35                        | 4124.35                           | 633.74                                           | 0.00                | 20                       |
|  572 | DEVELOPMENT OF SHALLOW WATER WELLS IN EASTERN OFFSHORE                                             | PETROLEUM      | ONGC                   | 04/2013                         | 04/2015                                            | 05/2017                                           | 284.82                         | 284.82                            | 0.00                                             | 0.00                | 25                       |
|  573 | IOR OF B-173A FIELD                                                                                | PETROLEUM      | ONGC                   | 01/2012                         | 03/2014                                            | 05/2016                                           | 352.49                         | 352.49                            | 141.15                                           | 0.00                | 26                       |
|  574 | DEVELOPMENT OF WESTERN PERIPHERY OF MH SOUTH FIELD                                                 | PETROLEUM      | ONGC                   | 04/2012                         | 12/2014                                            | 06/2017                                           | 600.17                         | 600.17                            | 375.14                                           | 0.00                | 30                       |
|  575 | CONSTRUCTION OF 12 OFFSHORE SUPPLY VESSELS(OSV)                                                    | PETROLEUM      | ONGC                   | 06/2007                         | 09/2011                                            | 10/2016                                           | 736.65                         | 736.65                            | 514.33                                           | 0.00                | 61                       |

|   SN | PROJECT                                                                                              | SECTOR   | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 113   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   REPORTED CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) |   TIME OVERRUN$ (MONTHS) |
|------|------------------------------------------------------------------------------------------------------|----------|------------------------|---------------------------------|----------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
|  576 | NORTHERN REGION SYSTEM STRENGTHENING SCHEME - XXX                                                    | POWER    | PGCIL                  | 02/2014                         | 06/2016                                            | 06/2016                                           |                         539.82 |                            539.82 |                                           133.6  |                   0 |                        0 |
|  577 | NORTHERN REGION SYSTEM STRENGHENING SCHEME - XXXII                                                   | POWER    | PGCIL                  | 02/2014                         | 06/2016                                            | 06/2016                                           |                         908.08 |                            908.08 |                                           249.8  |                   0 |                        0 |
|  578 | INSTALLATION OF BUS RECTOR AND ICT IN WESTERN REGION                                                 | POWER    | PGCIL                  | 05/2014                         | 07/2016                                            | 07/2016                                           |                         303.07 |                            303.07 |                                            25.1  |                   0 |                        0 |
|  579 | STATIC VAR COMPENSATORS (SVCS) IN NORTHERN REGION                                                    | POWER    | PGCIL                  | 05/2014                         | 08/2016                                            | 08/2016                                           |                         829.98 |                            829.98 |                                           138.9  |                   0 |                        0 |
|  580 | EASTERN REGION STRENGTHENING SCHEME-XII                                                              | POWER    | PGCIL                  | 05/2014                         | 11/2016                                            | 11/2016                                           |                         522.29 |                            522.29 |                                           120.8  |                   0 |                        0 |
|  581 | SYSTEM STRENGTHENING - XX IN SOUTHERN REGIONAL GRID                                                  | POWER    | PGCIL                  | 08/2014                         | 02/2017                                            | 02/2017                                           |                         288.49 |                            288.49 |                                            76.8  |                   0 |                        0 |
|  582 | TRANSMISSION SYSTEM ASSOCIATED WITH LARA STPS-I (2X800) GEN. PROJECT OF NTPC                         | POWER    | PGCIL                  | 06/2014                         | 04/2017                                            | 04/2017                                           |                         400.47 |                            400.47 |                                            57.9  |                   0 |                        0 |
|  583 | GREEN ENERGY CORRIDORS INTER- STATE TRANSMISSION SCHEME (ISTS) - PART A                              | POWER    | PGCIL                  | 04/2015                         | 04/2017                                            | 04/2017                                           |                        1479.3  |                           1479.3  |                                           113.2  |                   0 |                        0 |
|  584 | SYSTEM STRENGTHENING IN SOUTHERN REGION - XXIII                                                      | POWER    | PGCIL                  | 01/2015                         | 07/2017                                            | 07/2017                                           |                         203.28 |                            203.28 |                                            18.38 |                   0 |                        0 |
|  585 | INSTALLATION OF STATCOMS IN WESTERN REGION                                                           | POWER    | PGCIL                  | 03/2015                         | 09/2017                                            | 09/2017                                           |                        1071.24 |                           1071.24 |                                             0.1  |                   0 |                        0 |
|  586 | TRANSMISSION SYSTEM ASSOICATED WITH TEHRI PUMP STORAGE PLANT (PSP)                                   | POWER    | PGCIL                  | 01/2015                         | 10/2017                                            | 10/2017                                           |                         871.62 |                            871.62 |                                            38.5  |                   0 |                        0 |
|  587 | SUB-STATION WORKS ASSOCIATED WITH SYSTEM STRENGTHENING IN SOUTHERN REGION FOR IMPORT OF POWER FROM E | POWER    | PGCIL                  | 11/2014                         | 11/2017                                            | 11/2017                                           |                         972.42 |                            972.42 |                                            74    |                   0 |                        0 |
|  588 | TRANSMISSION SYSTEM STRENGTHENING IN WR-NR TRANSMISSION CORRIDOR FOR IPPS IN CHHATTISGARH            | POWER    | PGCIL                  | 06/2014                         | 03/2018                                            | 03/2018                                           |                        5151.37 |                           5151.37 |                                           719.2  |                   0 |                        0 |
|  589 | TRANSMISSION SYSTEM ASSOCIATED WITH KISHENGANAGA HEP                                                 | POWER    | PGCIL                  | 01/2015                         | 03/2018                                            | 03/2018                                           |                         268.8  |                            268.8  |                                            26.4  |                   0 |                        0 |
|  590 | ESTABLISHMENT OF FIBER OPTIC COMMUNICATION SYSTEM IN NR UNDER FIBER OPTIC EXPANSION PROJECT (ADDITIO | POWER    | PGCIL                  | 03/2015                         | 03/2018                                            | 03/2018                                           |                         197.4  |                            197.4  |                                             0    |                   0 |                        0 |
|  591 | INTER-REGIONAL SYSTEM STRENGTHENING SCHEME IN WR AND NR (PART-B)                                     | POWER    | PGCIL                  | 12/2014                         | 04/2018                                            | 04/2018                                           |                        6517.36 |                           6517.36 |                                           430.3  |                   0 |                        0 |
|  592 | GREEN ENERGY CORRIDORS INTER- STATE TRANSMISSION SCHEME - PART B                                     | POWER    | PGCIL                  | 04/2015                         | 04/2018                                            | 04/2018                                           |                        3705.61 |                           3705.61 |                                           352.7  |                   0 |                        0 |
|  593 | WARDHA-HYDERABAD 765 KV LINK                                                                         | POWER    | PGCIL                  | 01/2015                         | 05/2018                                            | 05/2018                                           |                        3662.02 |                           3662.02 |                                           451.2  |                   0 |                        0 |

|   SN | PROJECT                                                                                             | SECTOR   | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 114   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   REPORTED CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) |   TIME OVERRUN$ (MONTHS) |
|------|-----------------------------------------------------------------------------------------------------|----------|------------------------|---------------------------------|----------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
|  594 | GREEN ENERGY CORRIDORS: INTER- STATE TRANSMISSION SCHEME (ISTS) - PART C                            | POWER    | PGCIL                  | 07/2015                         | 07/2018                                            | 07/2018                                           |                        2247.37 |                           2247.37 |                                            16.5  |                 0   |                        0 |
|  595 | SYSTEM STRENGTHENING XXIV IN SOUTHERN REGION                                                        | POWER    | PGCIL                  | 01/2016                         | 07/2018                                            | 07/2018                                           |                        1455.47 |                           1455.47 |                                             0    |                 0   |                        0 |
|  596 | TRANSMISSION SYSTEM ASSOCIATED WITH MAUDA STAGE-II                                                  | POWER    | PGCIL                  | 09/2013                         | 05/2016                                            | 06/2016                                           |                        1575.3  |                           1575.3  |                                           864.8  |                 0   |                        1 |
|  597 | NORTHERN REGION SYSTEM STRENGTHENING SCHEME-XXV                                                     | POWER    | PGCIL                  | 09/2013                         | 03/2016                                            | 06/2016                                           |                         680.69 |                            680.69 |                                           484.19 |                 0   |                        3 |
|  598 | AUGMENTATION OF TRANSFORMERS IN NORTHERN REGION - PART B                                            | POWER    | PGCIL                  | 03/2014                         | 03/2016                                            | 06/2016                                           |                         155.57 |                            155.57 |                                             8.9  |                 0   |                        3 |
|  599 | EASTERN REGION STRENGTHENING SCHEME -IX                                                             | POWER    | PGCIL                  | 02/2014                         | 02/2016                                            | 06/2016                                           |                         196.58 |                            196.58 |                                            28.8  |                 0   |                        4 |
|  600 | EASTERN REGION STRENGTHENING SCHEME-V                                                               | POWER    | PGCIL                  | 10/2013                         | 04/2016                                            | 09/2016                                           |                        1364.52 |                           1364.52 |                                           556.04 |                 0   |                        5 |
|  601 | UNIFIED REAL TIME DYNAMIC STATE MEASUREMENT PHASE-I                                                 | POWER    | PGCIL                  | 01/2014                         | 04/2016                                            | 11/2016                                           |                         374.63 |                            374.63 |                                            17.2  |                 0   |                        7 |
|  602 | COMMON SYS. ASSOCIATED WITH EAST COAST ENERGY PVT LTD AND NCC POWER PROJECTS LTD LTOA GEN PART- B   | POWER    | PGCIL                  | 03/2013                         | 12/2015                                            | 12/2016                                           |                        2514.88 |                           2514.88 |                                          1080.15 |                 0   |                       12 |
|  603 | NORTHERN REGION SYSTEM STRENGTHENING SCHEME-XXVIII                                                  | POWER    | PGCIL                  | 09/2012                         | 05/2015                                            | 06/2016                                           |                         524.4  |                            524.4  |                                           348.02 |                 0   |                       13 |
|  604 | COMMON TR. SYS. ASSOCIATED WITH EAST COAST AND NCC POWER PROJECTS IN SRIKAKULAM AREA A.P. PART- C   | POWER    | PGCIL                  | 03/2013                         | 06/2015                                            | 08/2016                                           |                         514.2  |                            514.2  |                                           369.7  |                 0   |                       14 |
|  605 | COMMON SYSTEM ASSOCIATED WITH EAST COAST ENERGY PVT. LTD. AND NCC POWER PROJECTS LTD. LTOA GENERATI | POWER    | PGCIL                  | 06/2012                         | 06/2015                                            | 08/2016                                           |                        1909.24 |                           1909.24 |                                          1088.53 |                 0   |                       14 |
|  606 | TRANSMISSION SYSTEM ASSOCIATED WITH KRISHNAPATNAM UMPP-PART B                                       | POWER    | PGCIL                  | 02/2012                         | 10/2014                                            | 04/2016                                           |                        1927.16 |                           1940.58 |                                          1604.27 |                 0.7 |                       18 |
|  607 | NORTHERN REGION SYSTEM STRENGTHENING SCHEME-XXIV                                                    | POWER    | PGCIL                  | 11/2011                         | 11/2014                                            | 06/2016                                           |                         723.63 |                            723.63 |                                           606.22 |                 0   |                       19 |
|  608 | TR. SYS. FOR PHASE-I PROJ. IN JHARKHAN AND WEST BENGAL PART-B                                       | POWER    | PGCIL                  | 02/2012                         | 10/2014                                            | 06/2016                                           |                        3201.44 |                           3201.44 |                                          3186.31 |                 0   |                       20 |
|  609 | TR SYSTEM FOR PHASE-I GENERATION PROJECTS IN JHARKHAND AND WEST BENGAL- PART-A2                     | POWER    | PGCIL                  | 12/2011                         | 08/2014                                            | 05/2016                                           |                        2422.66 |                           2422.66 |                                          2448.76 |                 0   |                       21 |
|  610 | ESTABLISHMENT OF FIBER OPTIC COMMUNICATION SYSTEM IN NORTHERN REGION                                | POWER    | PGCIL                  | 03/2012                         | 09/2014                                            | 06/2016                                           |                         198.63 |                            198.63 |                                           104.63 |                 0   |                       21 |

|   SN | PROJECT                                                                           | SECTOR                               | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 115   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   REPORTED CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|-----------------------------------------------------------------------------------|--------------------------------------|------------------------|---------------------------------|----------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
|  611 | TRANSMISSION SYSTEM FOR TRANSFER OF POWER FROM GEN.PROJ IN SIKKIM TO NR/WR PART-B | POWER                                | PGCIL                  | 03/2011                         | 11/2013                                            | 03/2016                                           |                        1585.12 |                           1585.12 |                                          1623.96 |                0    | 28                       |
|  612 | SYTEM STRENGTHENING XIII OF SR GRID                                               | POWER                                | PGCIL                  | 10/2011                         | 06/2014                                            | 12/2016                                           |                         487.49 |                            639.46 |                                           448.72 |               31.17 | 30                       |
|  613 | SYTEM STRENGTHENING OF SOUTHERN REGION - XIV                                      | POWER                                | PGCIL                  | 12/2011                         | 08/2014                                            | 03/2017                                           |                         297.33 |                            346.79 |                                           312.57 |               16.63 | 31                       |
|  614 | NORTHERN REGION SYSTEM STRENGHENING SCHEME XVI                                    | POWER                                | PGCIL                  | 07/2010                         | 07/2013                                            | 06/2016                                           |                         752.64 |                            689.03 |                                           561.02 |               -8.45 | 35                       |
|  615 | NORTHERN REGION SYSTEM STRENGTHENING SCHEME-XXI                                   | POWER                                | PGCIL                  | 08/2010                         | 04/2013                                            | 05/2016                                           |                        1677.57 |                           1677.57 |                                          1471.42 |                0    | 37                       |
|  616 | TRANSMISSION SYSTEM FOR TRANSFER OF POWER FROM GEN.PROJ IN SIKKIM TO NR/WR PART-A | POWER                                | PGCIL                  | 05/2010                         | 01/2013                                            | 05/2016                                           |                         250.03 |                            390.51 |                                           246.7  |               56.19 | 40                       |
|  617 | NORTHERN REGION TRANSMISSION STRENGTHENING SCHEME                                 | POWER                                | PGCIL                  | 03/2010                         | 11/2012                                            | 04/2016                                           |                         965.58 |                            965.58 |                                           776.84 |                0    | 41                       |
|  618 | SYSTEM STRENGTHENING IN NR FOR SASAN AND MUNDRA (UMPP)                            | POWER                                | PGCIL                  | 12/2009                         | 08/2012                                            | 06/2016                                           |                        1216.83 |                           1216.83 |                                          1073.59 |                0    | 46                       |
|  619 | TRANSMISSION SYSTEM ASSOCIATED WITH PALLATANA GBPP and BPTS.                      | POWER                                | PGCIL                  | 02/2010                         | 12/2012                                            | 12/2016                                           |                        2144    |                           2932.88 |                                          2315.2  |               36.79 | 48                       |
|  620 | NORTHERN REGION SYSTEM STRENGHTENING SCHEME-XIX                                   | POWER                                | PGCIL                  | 02/2009                         | 02/2012                                            | 04/2016                                           |                         410.29 |                            410.29 |                                           373.67 |                0    | 50                       |
|  621 | TR. SYSTEM ASSOCIATED WITH MUNDRA ULTRA MEGA POWER PROJECT                        | POWER                                | PGCIL                  | 10/2008                         | 10/2012                                            | 12/2016                                           |                        4824.12 |                           4824.12 |                                          4277.58 |                0    | 50                       |
|  622 | EASTERN REGION STRENGTHENING SCHEME-III                                           | POWER                                | PGCIL                  | 07/2010                         | 11/2012                                            | 03/2017                                           |                        1272.8  |                           1731.1  |                                          1268.73 |               36.01 | 52                       |
|  623 | NORTH- EAST NORTH WESTERN INTERCONNECTOR I PROJECT                                | POWER                                | PGCIL                  | 02/2009                         | 08/2013                                            | 12/2017                                           |                       11130.2  |                          13762.8  |                                         11612.5  |               23.65 | 52                       |
|  624 | NORTHERN REGION SYSTEM STRENGHTENING SCHEME-XVIII                                 | POWER                                | PGCIL                  | 02/2009                         | 11/2011                                            | 06/2016                                           |                         509.66 |                            509.66 |                                           558.96 |                0    | 55                       |
|  625 | SYSTEM STRENGTHENING XII OF SR POWER                                              | SYSTEM STRENGTHENING XII OF SR POWER | PGCIL                  | 02/2010                         | 06/2012                                            | 03/2017                                           |                         232.34 |                            232.34 |                                           219.29 |                0    | 57                       |
|  626 | PANVEL PEN DOUBLING                                                               | RAILWAYS                             | CR                     | 04/2006                         | N.A.                                               | 01/2015                                           |                          96.16 |                            260.16 |                                           240.21 |              170.55 | N.A.                     |
|  627 | PEN ROHA DOUBLING                                                                 | RAILWAYS                             | CR                     | 04/2007                         | N.A.                                               | 03/2015                                           |                          98.74 |                            203    |                                           227.84 |              105.59 | N.A.                     |
|  628 | DEDICATED FREIGHT CORRIDOR PROJECT                                                | RAILWAYS                             | DFCC                   | 10/2006                         | N.A.                                               | N.A.                                              |                       81459    |                          28181    |                                             0    |              -65.4  | N.A.                     |
|  629 | GAYA-CHATRA (NL)                                                                  | RAILWAYS                             | ECOR                   | 04/2008                         | N.A.                                               | N.A.                                              |                         415.67 |                            415.67 |                                            14    |                0    | N.A.                     |
|  630 | HAJIPUR - BACHAWARA                                                               | RAILWAYS                             | ECR                    | 05/2015                         | N.A.                                               | N.A.                                              |                         720    |                            720    |                                             0    |                0    | N.A.                     |
|  631 | DEOGHAR - SULTANGANJ (INL), ER                                                    | RAILWAYS                             | ER                     | 04/2000                         | 12/2012                                            | N.A.                                              |                         607.09 |                            607.09 |                                           561.14 |                0    | N.A.                     |
|  632 | LILUAH-DANKUNI 3RD LINE, MM FOR DANKUNI-JONGALPARA-FURFURA SHARIF NL              | RAILWAYS                             | ER                     | 04/2009                         | 03/2014                                            | 03/2014                                           |                         257.42 |                            257.42 |                                            67.97 |                0    | 0                        |
|  633 | PLASSEY-JIAGANJ DOUBLING                                                          | RAILWAYS                             | ER                     | 04/2011                         | 03/2015                                            | 03/2015                                           |                         248.07 |                            248.07 |                                            29.1  |                0    | 0                        |
|  634 | PRINCEPGHAT-MAJERHAT DOUBLING OF CIRCULAR RAILWAY                                 | RAILWAYS                             | ER                     | 04/2011                         | 03/2017                                            | 03/2017                                           |                         299.6  |                            299.6  |                                             0    |                0    | 0                        |

|   SN | PROJECT                                                                                                | SECTOR   | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 116   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   REPORTED CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|--------------------------------------------------------------------------------------------------------|----------|------------------------|---------------------------------|----------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
|  635 | KATWA-PATULI DOUBLING WITH NEW MM FOR AHMEDPUR-KATWA GC                                                | RAILWAYS | ER                     | 04/2010                         | 03/2017                                            | 03/2017                                           |                         423.66 |                            423.66 |                                           163.59 |                   0 | 0                        |
|  636 | SONDALIA-CHAMPAPUKUR DOUBLING WITH NEW MM FOR BIRA- CHAKIA NL                                          | RAILWAYS | ER                     | 04/2010                         | N.A.                                               | N.A.                                              |                         277.28 |                            277.28 |                                            67.82 |                   0 | N.A.                     |
|  637 | DANKUNI-CHANDANPUR 4TH LINE, 1ST PHASE OF DANKUNI- SHAKTIGARH 4TH LINE WITH MM BARUIPARA FURFURA NL    | RAILWAYS | ER                     | 04/2010                         | N.A.                                               | N.A.                                              |                         296.44 |                            296.44 |                                             4.55 |                   0 | N.A.                     |
|  638 | HOWRAH DIVISION- PLATFORM SHELTER (40 C CATEGORY STATIONS)                                             | RAILWAYS | ER                     | 04/2010                         | N.A.                                               | N.A.                                              |                         157.94 |                            157.94 |                                            43.34 |                   0 | N.A.                     |
|  639 | BARIARPIUR-MANANPURVIA KHARAGPUER, LACHIMPUR- BARAHAT                                                  | RAILWAYS | ER                     | 04/2007                         | N.A.                                               | N.A.                                              |                         450.55 |                            450.55 |                                            13.53 |                   0 | N.A.                     |
|  640 | TARAKESHWAR-MAGRA NEW BG LINE                                                                          | RAILWAYS | ER                     | 04/2010                         | N.A.                                               | N.A.                                              |                         365.17 |                            365.17 |                                             1.35 |                   0 | N.A.                     |
|  641 | HANSDIHA-GODDA NL                                                                                      | RAILWAYS | ER                     | 04/2011                         | N.A.                                               | N.A.                                              |                         267.09 |                            267.09 |                                             1.5  |                   0 | N.A.                     |
|  642 | SAINTHIA-TARAPITH 3RD LINE                                                                             | RAILWAYS | ER                     | 04/2011                         | N.A.                                               | N.A.                                              |                         193.44 |                            193.44 |                                            53.01 |                   0 | N.A.                     |
|  643 | BOINCHI-SHAKTIGARH 3RD LINE                                                                            | RAILWAYS | ER                     | 04/2011                         | N.A.                                               | N.A.                                              |                         175.8  |                            175.8  |                                             1.46 |                   0 | N.A.                     |
|  644 | NEW ALIPUR TO AKRA, MM FOR BUDGE BUDGE-PUJALI NL, PUJALI- ULUBERIA(BIRSHIVPUR) AND PUJALI- BAHRAHAT NL | RAILWAYS | ER                     | 04/2010                         | N.A.                                               | N.A.                                              |                         494.54 |                            494.54 |                                            31.2  |                   0 | N.A.                     |
|  645 | SONARPUR-CANNING WITH NEW MM FOR KALIKAPUR-MINAKHAN VIA GHATAKPUR NL                                   | RAILWAYS | ER                     | 04/2000                         | N.A.                                               | N.A.                                              |                         297.47 |                            297.47 |                                            51.82 |                   0 | N.A.                     |
|  646 | CHANDPARA-BANGAON DOUBLING WITH EXENSION TO CHANDBAZAR AND NEW MM FOR BONGAON- PORAMAHESHTALA & CHAND  | RAILWAYS | ER                     | 04/2003                         | N.A.                                               | N.A.                                              |                         337.96 |                            337.96 |                                            61.36 |                   0 | N.A.                     |
|  647 | MAGRAHAT-DIAMOND HARBOUR WITH MM SANGRAMPUR- KRISHANCHANDPUR AND DIAMOND HATBOUR - BAHRAHAT-KULPI NL   | RAILWAYS | ER                     | 04/2009                         | N.A.                                               | N.A.                                              |                         493.96 |                            493.96 |                                           121.27 |                   0 | N.A.                     |
|  648 | SANTOSHPUR-REMOUNT ROAD VIA GARDEN REACH- METIABRUZE                                                   | RAILWAYS | ER                     | 04/2010                         | N.A.                                               | N.A.                                              |                         268.52 |                            268.52 |                                            78.81 |                   0 | N.A.                     |
|  649 | HOWRAH-DEVELOPMENT OF STATION INCLUDING SEGRAGATION OF AARIVAL/DEPARTURE AND OTHER AMENITIES           | RAILWAYS | ER                     | 04/2011                         | N.A.                                               | N.A.                                              |                         166.89 |                            166.89 |                                             0.02 |                   0 | N.A.                     |
|  650 | MONIGRAM- NIMTITA                                                                                      | RAILWAYS | ER                     | 04/2012                         | N.A.                                               | N.A.                                              |                         250.93 |                            250.93 |                                             0.14 |                   0 | N.A.                     |
|  651 | LAKSHMIKANTAPUR-NAMKHANA SUBSEQUENTLY MM FOR NAMKHANA-CHANDRANAGAR, KAKDWIP-BUDAKHALI AND CHANDRANAG   | RAILWAYS | ER                     | 04/1987                         | N.A.                                               | N.A.                                              |                         406.99 |                            406.99 |                                           141.55 |                   0 | N.A.                     |

|   SN | PROJECT                                                                                              | SECTOR   | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 117   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   REPORTED CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|------------------------------------------------------------------------------------------------------|----------|------------------------|---------------------------------|----------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
|  652 | SULTANGANJ-KATURIA VIA ASARGANJ, TARAPUR AND BELHAR                                                  | RAILWAYS | ER                     | 04/2007                         | N.A.                                               | N.A.                                              |                         450    |                            450    |                                             7.91 |                0    | N.A.                     |
|  653 | HANSNABAD-HINGALGANJ NEW BG LINE                                                                     | RAILWAYS | ER                     | 04/2010                         | N.A.                                               | N.A.                                              |                         172.03 |                            172.03 |                                             5.86 |                0    | N.A.                     |
|  654 | PIRPAINTI-JASIDIH                                                                                    | RAILWAYS | ER                     | 04/2013                         | N.A.                                               | N.A.                                              |                         915.98 |                            915.98 |                                             0.09 |                0    | N.A.                     |
|  655 | BANDEL-BOINCHI 3RD LINE                                                                              | RAILWAYS | ER                     | 04/2011                         | N.A.                                               | N.A.                                              |                         288.35 |                            288.35 |                                             9.6  |                0    | N.A.                     |
|  656 | PIRPAINTI-BHAGALPUR                                                                                  | RAILWAYS | ER                     | 04/2011                         | N.A.                                               | N.A.                                              |                         261.38 |                            261.38 |                                            21.21 |                0    | N.A.                     |
|  657 | HABRA-CHANDPARA, MM FOR MACHALANDPUR-SWARUPNAGAR NL                                                  | RAILWAYS | ER                     | 04/2000                         | N.A.                                               | N.A.                                              |                         157.17 |                            157.17 |                                            76.9  |                0    | N.A.                     |
|  658 | KALINARAYANPUR-KRISHNANAGAR DOUBLING ALONGWITH KRISHNANAGAR - CHAPRA NEW LINE AND NAIHATI-RANAGHAT 3 | RAILWAYS | ER                     | 04/2001                         | N.A.                                               | N.A.                                              |                         923.52 |                            923.52 |                                           208.1  |                0    | N.A.                     |
|  659 | CHINPAI-SAINTHIA DOUBLING, MM FOR PRANTI-SURI, CHOWRIGACHA- SAINTHIA VIA KANDI NL                    | RAILWAYS | ER                     | 04/2005                         | N.A.                                               | N.A.                                              |                         595.91 |                            595.91 |                                            89.6  |                0    | N.A.                     |
|  660 | KALINARAYANPUR-SHANTIPUR DOUBLING WITH NEW MM FOR RANAGHAT-DUTTAPHULIA NEW LINE                      | RAILWAYS | ER                     | 04/2010                         | N.A.                                               | N.A.                                              |                         174.56 |                            174.56 |                                            63.08 |                0    | N.A.                     |
|  661 | DHOLPUR-SIRMUTTRA WITH EXTENSION TO GANGAPURCITY AND MOHARI-TANTPUR & TANPUR-BANSI PAHARPUR          | RAILWAYS | NCR                    | 04/2010                         | 02/2019                                            | 02/2019                                           |                         622.41 |                           2030.5  |                                             3.61 |              226.23 | 0                        |
|  662 | GWALIOR-SEOPURKALA WITH EXTENSION TO KOTA (GC)                                                       | RAILWAYS | NCR                    | 04/2011                         | 02/2020                                            | 02/2020                                           |                        1176.09 |                           3845.6  |                                             2.33 |              226.98 | 0                        |
|  663 | GUNA-ETAWAH VIA SHIVPURI- GWALIOR -BHIND NL, (NCR)                                                   | RAILWAYS | NCR                    | 04/1986                         | 03/1994                                            | 03/2015                                           |                         158.77 |                            608.02 |                                           602.1  |              282.96 | 252                      |
|  664 | HATHUA-BHATNI (N L) (NER)                                                                            | RAILWAYS | NER                    | 04/2005                         | N.A.                                               | N.A.                                              |                         230.03 |                            230.03 |                                           172.58 |                0    | N.A.                     |
|  665 | CHHITAUNI TAMKUHI ROAD KUSHINAGAR GOPALGANJ UP                                                       | RAILWAYS | NER                    | 03/2007                         | N.A.                                               | N.A.                                              |                         243.78 |                            243.78 |                                            30.05 |                0    | N.A.                     |
|  666 | CHHAPRA-BALLIA UP                                                                                    | RAILWAYS | NER                    | 03/2013                         | N.A.                                               | N.A.                                              |                         295    |                            494.92 |                                             4.22 |               67.77 | N.A.                     |
|  667 | KAPTANGANJ-THAWE-SIWAN- CHHAPRA GC (NER)                                                             | RAILWAYS | NER                    | 04/1999                         | N.A.                                               | 03/2016                                           |                         744.71 |                            744.71 |                                           576.86 |                0    | N.A.                     |
|  668 | ALUABARI ROAD SILIGURI JUNCTION VIA GALGALIA, NEFR                                                   | RAILWAYS | NFR                    | 12/2006                         | 03/2011                                            | N.A.                                              |                         170    |                            485    |                                           417.7  |              185.29 | N.A.                     |
|  669 | NEW MAYNAGURI TO JOGIGHOPA VIA CHANGRABANDHA (NL),NEFR                                               | RAILWAYS | NFR                    | 04/2000                         | 12/2008                                            | 03/2018                                           |                         733    |                           2531.34 |                                          1732.43 |              245.34 | 111                      |
|  670 | NEW BG LINE FROM JAGBANI TO BIRATNAGAR                                                               | RAILWAYS | NFR                    | 04/2010                         | N.A.                                               | 03/2017                                           |                         241.52 |                            394.28 |                                           233.46 |               63.25 | N.A.                     |
|  671 | NEW BG LINE FROM BALURGHAT TO HILLY NFR                                                              | RAILWAYS | NFR                    | 04/2010                         | N.A.                                               | 03/2018                                           |                         242.22 |                            679.57 |                                            40.41 |              180.56 | N.A.                     |
|  672 | MURKONGSELEK-PASIGHAT NL                                                                             | RAILWAYS | NFR                    | 04/2011                         | N.A.                                               | 03/2018                                           |                         165.82 |                            435.58 |                                             0.56 |              162.68 | N.A.                     |

| SN    | PROJECT                                                                                              | SECTOR   | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 118   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   REPORTED CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|-------|------------------------------------------------------------------------------------------------------|----------|------------------------|---------------------------------|----------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
| 673   | NEW JALPAIGURI-SILIGURI-NEW BONGAIGAON INCLUDING BR. LINE AND MM FOR CHALSA-NAXAL& RAJABHATKHOWA-JAI | RAILWAYS | NFR                    | 04/1999                         | N.A.                                               | 03/2018                                           |                         523.17 |                           1653.55 |                                          1040.11 |              216.06 | N.A.                     |
| 674   | NEW BONGAIGAON-RANGIA- KAMAKGHYA DOUBLING                                                            | RAILWAYS | NFR                    | 04/2013                         | N.A.                                               | 03/2019                                           |                        1798    |                           1887.9  |                                             0    |                5    | N.A.                     |
| 675   | NANGALDAM-TALWARA(NL),NR                                                                             | RAILWAYS | NR                     | 03/1981                         | 07/2012                                            | N.A.                                              |                         450    |                           2100    |                                           391.95 |              366.67 | N.A.                     |
| 676   | JALANDHAR-PATHANKOT-JAMMU- TAWI (LD),NR                                                              | RAILWAYS | NR                     | 03/2002                         | 06/2007                                            | N.A.                                              |                         625.3  |                            847.75 |                                           835.14 |               35.57 | N.A.                     |
| 677   | DELHI-SOHNA-NUH-FIROZPUR- JHIRKA-ALWAR                                                               | RAILWAYS | NR                     | 04/2013                         | N.A.                                               | N.A.                                              |                        1239    |                           1239    |                                             0    |                0    | N.A.                     |
| 678   | DEOBAND (MUZAFFARNAGAR)- ROORKEE NL                                                                  | RAILWAYS | NR                     | 04/2007                         | N.A.                                               | N.A.                                              |                         336.91 |                            336.91 |                                           144.25 |                0    | N.A.                     |
| 679   | AMBALA CANTT-DHAPPER PH-1 WITH NEW MM OF DHAPPER- CHANDIGARH                                         | RAILWAYS | NR                     | 04/2010                         | N.A.                                               | N.A.                                              |                         338.54 |                            338.54 |                                           129.14 |                0    | N.A.                     |
| 680   | JAKHAL-MANSA DOUBLING ON SPR SECTION                                                                 | RAILWAYS | NR                     | 04/2008                         | N.A.                                               | N.A.                                              |                         162.96 |                            162.96 |                                           143.62 |                0    | N.A.                     |
| 681   | YAMUNANAGAR-CHANDIGARH VIA SADHAURA NARAYANGARH SADHAURA NARAYANGARH                                 | RAILWAYS | NR                     | 04/2013                         | N.A.                                               | N.A.                                              |                         876    |                            876    |                                             0    |                0    | N.A.                     |
| 682   | CHANDIGARH-BADDI NL                                                                                  | RAILWAYS | NR                     | 04/2007                         | N.A.                                               | N.A.                                              |                         328.14 |                            328.14 |                                             0.31 |                0    | N.A.                     |
| 683   | PHULERA - DIGANA DOUBLING                                                                            | RAILWAYS | NWR                    | 05/2015                         | N.A.                                               | N.A.                                              |                         600    |                            600    |                                             0    |                0    | N.A.                     |
| 684   | RATLAM-DUNGARPUR VIA BANSWARA (NL)                                                                   | RAILWAYS | NWR                    | 04/2011                         | N.A.                                               | N.A.                                              |                        2082.75 |                           3500    |                                            54.23 |               68.05 | N.A.                     |
| 685   | GADWAL - RAICHUR (NL), SCR                                                                           | RAILWAYS | SCR                    | 04/1998                         | 02/2011                                            | N.A.                                              |                          92.63 |                            270    |                                           376.18 |              191.48 | N.A.                     |
| 686   | JAGGAYYAPET - MELLACHERUVU                                                                           | RAILWAYS | SCR                    | 04/2007                         | 01/1999                                            | N.A.                                              |                         313.24 |                            313.24 |                                           230.62 |                0    | N.A.                     |
| 687   | KONDAPALLI-PENUBALLI                                                                                 | RAILWAYS | SCR                    | 04/2013                         | N.A.                                               | N.A.                                              |                         723    |                            723    |                                             0    |                0    | N.A.                     |
| 688 # | KAZIPET-VIJAYAWADA 3RD LINE WITH ELECTRIFICATION                                                     | RAILWAYS | SCR                    | 04/2012                         | N.A.                                               | N.A.                                              |                        1054.35 |                           2200    |                                            51.67 |              108.66 | N.A.                     |
| 689   | AKOLA-KHANDWA GC AKOLA-AKOT                                                                          | RAILWAYS | SCR                    | 04/2008                         | N.A.                                               | N.A.                                              |                         184.26 |                           2000    |                                            17.32 |              985.42 | N.A.                     |
| 690   | BHADRACHALAM-KOVVUR                                                                                  | RAILWAYS | SCR                    | 04/2012                         | N.A.                                               | N.A.                                              |                         923.23 |                            923.23 |                                             1.01 |                0    | N.A.                     |
| 691   | BHADRACHALAM ROAD-SATTUPALLI                                                                         | RAILWAYS | SCR                    | 04/2010                         | N.A.                                               | N.A.                                              |                         337.49 |                            337.5  |                                             0.21 |                0    | N.A.                     |
| 692   | KADAPA-BANGALORE (NL), KADAPA- PENDLIMARRI PH-I                                                      | RAILWAYS | SCR                    | 04/2008                         | N.A.                                               | N.A.                                              |                        2050    |                           2050    |                                           194.45 |                0    | N.A.                     |
| 693   | MUNEERABAD- MAHABOOBNAGAR(NL),SCR                                                                    | RAILWAYS | SCR                    | 04/1997                         | N.A.                                               | 03/2015                                           |                         218.24 |                            645    |                                           309.19 |              195.55 | N.A.                     |
| 694 # | GONDIA-JABALPUR(GC),(SECR)                                                                           | RAILWAYS | SECR                   | 02/1997                         | 03/1998                                            | 12/2019                                           |                         386.3  |                           1544.4  |                                           590.26 |              299.79 | 261                      |
| 695   | MM FROM BURAMARA-CHAKULIA                                                                            | RAILWAYS | SER                    | 04/2008                         | 01/1999                                            | N.A.                                              |                         466.48 |                            800    |                                             0.83 |               71.5  | N.A.                     |
| 696   | DIGHA-JALESWAR INCLUDINGMM FOR DIGHA-EGRA                                                            | RAILWAYS | SER                    | 04/2010                         | N.A.                                               | 12/2019                                           |                         553.63 |                           1009    |                                             7.5  |               82.25 | N.A.                     |
| 697   | QUILON-TIRUNELVELI-TENKASI- VIRUDHUNAGAR(SR)(GC)                                                     | RAILWAYS | SR                     | 03/1998                         | N.A.                                               | N.A.                                              |                         280    |                           1122    |                                           889.95 |              300.71 | N.A.                     |
| 698   | CHENNAI-CUDDALORE VIA MAMALLAPURAM                                                                   | RAILWAYS | SR                     | 04/2008                         | N.A.                                               | N.A.                                              |                         523.52 |                           1200    |                                             2.07 |              129.22 | N.A.                     |

| SN    | PROJECT                                                          | SECTOR                           | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 119   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   REPORTED CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|-------|------------------------------------------------------------------|----------------------------------|------------------------|---------------------------------|----------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
| 699 # | VILLUPURAM-DINDIGUL WITH ELECTRIFICATION                         | RAILWAYS                         | SR                     | 04/2008                         | N.A.                                               | N.A.                                              |                         822.39 |                           1280.83 |                                          1031.83 |               55.74 | N.A.                     |
| 700   | KURUPPANTHARA-CHINGAVANAM                                        | RAILWAYS                         | SR                     | 04/2007                         | N.A.                                               | N.A.                                              |                         270.14 |                            346.15 |                                            14.61 |               28.14 | N.A.                     |
| 701   | MADURAI-TUTICORIN VIA ARUPPUKKOTTAI                              | RAILWAYS                         | SR                     | 04/2011                         | N.A.                                               | N.A.                                              |                         601.43 |                            800    |                                             0.69 |               33.02 | N.A.                     |
| 702   | CALICUT-MANGALORE (DL) (SR)                                      | RAILWAYS                         | SR                     | 02/1996                         | N.A.                                               | 02/2012                                           |                         240    |                            579.37 |                                           599.4  |              141.4  | N.A.                     |
| 703   | SRINIVASA-PURA-MADANAPALLI NL                                    | RAILWAYS                         | SWR                    | 04/2013                         | N.A.                                               | N.A.                                              |                         296    |                            466.65 |                                             0    |               57.65 | N.A.                     |
| 704   | RAYADURGA-TUMKUR NL                                              | RAILWAYS                         | SWR                    | 04/2007                         | N.A.                                               | N.A.                                              |                         970.34 |                           1743    |                                           359.06 |               79.63 | N.A.                     |
| 705   | MIRAJ-LONDA                                                      | RAILWAYS                         | SWR                    | 03/2015                         | N.A.                                               | N.A.                                              |                        1830    |                           1830    |                                             0    |                0    | N.A.                     |
| 706   | YELAHANKA-PENUKONDA                                              | RAILWAYS                         | SWR                    | 05/2015                         | N.A.                                               | N.A.                                              |                         860.43 |                            860.43 |                                             0    |                0    | N.A.                     |
| 707   | HOTGI-KUDGI-GADAG                                                | RAILWAYS                         | SWR                    | 03/2015                         | N.A.                                               | N.A.                                              |                        1618    |                           1618    |                                             0    |                0    | N.A.                     |
| 708 # | LALITPUR-SATNA-REWA-SINGRULI NL, (NCR)                           | RAILWAYS                         | WCR                    | 09/1998                         | 05/2008                                            | N.A.                                              |                         247.66 |                           3500    |                                          1007.95 |             1313.23 | N.A.                     |
| 709   | VIRAMGAM-BHILDI(WR),GC                                           | RAILWAYS                         | WR                     | 04/1990                         | N.A.                                               | N.A.                                              |                         155.66 |                            548.01 |                                           201.26 |              252.06 | N.A.                     |
| 710   | CHOTTAUDEPUR-DHAR(NL)                                            | RAILWAYS                         | WR                     | 04/2007                         | N.A.                                               | N.A.                                              |                        1347.26 |                           1347.26 |                                           164.55 |                0    | N.A.                     |
| 711   | DAHOD-INDORE VIA SARDARPUR, JHABUA AND DHAR (NL)                 | RAILWAYS                         | WR                     | 04/2007                         | N.A.                                               | N.A.                                              |                        1640.04 |                           1640.04 |                                           187.84 |                0    | N.A.                     |
| 712   | FOUR LANING OF ORISSA CHATTISHGARH BORDER                        | ROAD ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2013                         | 08/2015                                            | 03/2016                                           |                        1232    |                           1232    |                                           927.19 |                0    | N.A.                     |
| 713   | SURAT- DAHISAR(SIX LANE) KM 263 TO KM 502                        | ROAD TRANSPORT AND HIGHWAYS      | NHAI                   | 02/2009                         | 08/2011                                            | N.A.                                              |                        1693.75 |                           1693.75 |                                             0    |                0    | N.A.                     |
| 714   | GWALIOR-JHANSI, NH-75                                            | ROAD TRANSPORT AND HIGHWAYS      | NHAI                   | 12/2003                         | 12/2009                                            | N.A.                                              |                         604    |                            604    |                                             0    |                0    | N.A.                     |
| 715   | DEVELOPMENT OF SIX LANE EASTERN PERIPHERAL EXPRESSWAY ( PKG-III) | ROAD TRANSPORT AND HIGHWAYS      | NHAI                   | 09/2015                         | 03/2018                                            | 03/2018                                           |                         788.51 |                            788.51 |                                             0    |                0    | 0                        |
| 716   | DELHI AGRA APPROVED LENGTH 180.0 KM                              | ROAD TRANSPORT AND HIGHWAYS      | NHAI                   | 10/2012                         | 04/2015                                            | 04/2016                                           |                        1928.22 |                           1928.22 |                                          1607.34 |                0    | 12                       |
| 717   | 4 LANING OF NAGPUR-BETUL                                         | ROAD TRANSPORT AND HIGHWAYS      | NHAI                   | 02/2011                         | 08/2014                                            | 03/2016                                           |                        2498.76 |                           2498.76 |                                             0    |                0    | 19                       |
| 718   | VARANASI-AURANGABAD KM.786 TO KM.978.40                          | ROAD TRANSPORT AND HIGHWAYS      | NHAI                   | 09/2011                         | 03/2014                                            | 04/2017                                           |                        2848    |                           2848    |                                           574.74 |                0    | 37                       |
| 719   | MUZAFFARNAGAR-HARIDWAR                                           | ROAD TRANSPORT AND HIGHWAYS      | NHAI                   | 09/2011                         | 03/2013                                            | 06/2016                                           |                         754    |                            754    |                                          1071.52 |                0    | 39                       |
| 720   | DHOLPUR - MORENA SECTION (INCLUDING CHAMBOL BRIDGE) NH-3         | ROAD TRANSPORT AND HIGHWAYS      | NHAI                   | 12/2003                         | 09/2010                                            | 04/2016                                           |                         232.45 |                            232.45 |                                             0    |                0    | 67                       |

| SN   | PROJECT                                                                                              | SECTOR                      | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 120   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | REPORTED CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|------|------------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|----------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
| 721  | WIDENING AND STG.OF EXISTING TWO-LANE CARRIAGEWAY TO FOUR LANES WITH PAVED SIDE SHOULDERS OF AMRTISA | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 03/2015                         | N.A.                                               | N.A.                                              | 789.83                         | 789.83                            | 72.79                                            | 0.00                | N.A.                     |
| 722  | NETWORK FOR SPECTRUM                                                                                 | TELECOMMUNICA TIONS         | DOT                    | 03/2012                         | 07/2015                                            | 03/2017                                           | 13334.00                       | 13334.00                          | 196.20                                           | 0.00                | 20                       |
| 723  | NETWORK FOR SPECTRUM (NFS) OFC LAYING PROJECT, PACKAGE F AND G, A PART OF INTELLIGENT FIBER OPTIC C  | TELECOMMUNICA TIONS         | ITI                    | 09/2014                         | 09/2014                                            | 03/2017                                           | 2111.17                        | 2011.17                           | 1360.00                                          | -4.74               | 30                       |
|      | NAGALAND                                                                                             |                             |                        |                                 |                                                    |                                                   |                                |                                   |                                                  |                     |                          |
| 724  | NEW LINE FROM DIMAPUR TO ZUBZA(KOHIMA) NATIONAL PROJECT (NEFR)                                       | RAILWAYS                    | NFR                    | 04/2006                         | 03/2015                                            | 03/2020                                           | 850.00                         | 2973.42                           | 10.44                                            | 249.81              | 60                       |
| 725  | DIMAPUR-TIZIT NL                                                                                     | RAILWAYS                    | NFR                    | 04/2013                         | N.A.                                               | 03/2020                                           | 4274.00                        | 4487.70                           | 0.00                                             | 5.00                | N.A.                     |
| 726  | WIDENING OF 2(TWO) LANING OF LONGLENG-CHANTONGYA ROAD, MON-TAMLU-MERANGKONG ROAD, PHEK- PFUTSERO ROA | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 12/2010                         | 02/2011                                            | N.A.                                              | 1296.00                        | 1296.00                           | 0.00                                             | 0.00                | N.A.                     |
|      | ODISHA                                                                                               |                             |                        |                                 |                                                    |                                                   |                                |                                   |                                                  |                     |                          |
| 727  | BHUBANESWARI OCP, MCL (20.0 MTY)                                                                     | COAL                        | MCL                    | 12/2007                         | 03/2017                                            | 03/2017                                           | 490.10                         | 490.10                            | 206.38                                           | 0.00                | 0                        |
| 728  | KULDA EXPN OC. (5.00 MTY)                                                                            | COAL                        | MCL                    | 06/2014                         | 03/2018                                            | 03/2018                                           | 289.03                         | 289.03                            | 0.00                                             | 0.00                | 0                        |
| 729  | BASUNDHARA (WEST) OC EXTN(7.00 MTY)                                                                  | COAL                        | MCL                    | 05/2014                         | 03/2019                                            | 03/2019                                           | 479.15                         | 479.15                            | 10.89                                            | 0.00                | 0                        |
| 730  | JAGANNATH RE-ORGANISATION OC.(6.00 MTY)                                                              | COAL                        | MCL                    | 05/2014                         | 03/2019                                            | 03/2019                                           | 337.66                         | 337.66                            | 0.74                                             | 0.00                | 0                        |
| 731  | GARJANBAHAL OCP                                                                                      | COAL                        | MCL                    | 11/2014                         | 03/2021                                            | 03/2021                                           | 1375.38                        | 1375.38                           | 179.12                                           | 0.00                | 0                        |
| 732  | SIARMAL OCP (40.00MTY)                                                                               | COAL                        | MCL                    | 05/2014                         | 03/2026                                            | 03/2026                                           | 3756.36                        | 3756.36                           | 620.96                                           | 0.00                | 0                        |
| 733  | KANIHA OCP, MCL, (10.0 MTY)                                                                          | COAL                        | MCL                    | 12/2007                         | 03/2013                                            | 03/2017                                           | 457.77                         | 457.77                            | 229.69                                           | 0.00                | 48                       |
| 734  | HINGULA OC-II EXP. PH-III (15 MTY)                                                                   | COAL                        | MCL                    | 11/2008                         | 03/2013                                            | 03/2017                                           | 479.53                         | 479.63                            | 185.35                                           | 0.02                | 48                       |
| 735  | TALABIRA OCP                                                                                         | COAL                        | MCL                    | 03/2008                         | 03/2016                                            | 03/2020                                           | 447.72                         | 447.72                            | 52.36                                            | 0.00                | 48                       |
| 736  | ANANTA OC EXPANSION PH-III (15.0 MTY)                                                                | COAL                        | MCL                    | 08/2008                         | 03/2012                                            | 03/2017                                           | 207.28                         | 207.28                            | 207.71                                           | 0.00                | 60                       |
| 737  | GOPAL PRASAD OCP (15MTY)                                                                             | COAL                        | MCL                    | 02/2008                         | 03/2015                                            | 03/2021                                           | 395.87                         | 395.87                            | 76.74                                            | 0.00                | 72                       |
| 738  | KULDA OCP (MAHANADI COALFIELDS LTD)                                                                  | COAL                        | MCL                    | 01/2005                         | 03/2010                                            | 03/2017                                           | 302.96                         | 302.96                            | 303.14                                           | 0.00                | 84                       |
| 739  | BALRAM OCP EXTENSION,MCL 8.00 MTY                                                                    | COAL                        | MCL                    | 12/2007                         | 03/2010                                            | 03/2017                                           | 172.08                         | 172.08                            | 152.18                                           | 0.00                | 84                       |
| 740  | PETCOKE EVACUATION PROJECT AT                                                                        | PETROLEUM                   | IOCL                   | 03/2014                         | 03/2017                                            | 03/2017                                           | 238.50                         | 238.50                            | 18.62                                            | 0.00                | 0                        |
| 741  | PARADIP REFINERY POLYPROPYLENE PLANT AT PARADIP REFINERY                                             |                             |                        |                                 | 09/2017                                            | 09/2017                                           |                                | 3150.00                           |                                                  | 0.00                | 0                        |
| 742  | DARLIPALLI STPP STAGE-I (2X800                                                                       | PETROLEUM                   | IOCL                   | 03/2014                         |                                                    |                                                   | 3150.00                        |                                   | 193.74                                           |                     |                          |
|      | MW) TRANSMISSION SYSTEM                                                                              | POWER                       | NTPC                   | 02/2014                         | 08/2018                                            | 08/2018                                           | 12532.44                       | 12532.44                          | 3068.00                                          | 0.00                | 0 0                      |
| 743  | ASSOCIATED WITH DARLIPALLI TPS                                                                       | POWER                       | PGCIL                  | 01/2016                         | 06/2018                                            | 06/2018                                           | 187.04                         | 187.04                            | 0.00                                             | 0.00                |                          |

| SN    | PROJECT                                                                                               | SECTOR                      | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 121   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   REPORTED CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|-------|-------------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|----------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
| 744   | DELANG-PURI DOUBLING                                                                                  | RAILWAYS                    | ECOR                   | 03/2011                         | 03/2015                                            | N.A.                                              |                         165.16 |                            234.71 |                                           137.01 |               42.11 | N.A.                     |
| 745   | TALCHER-BIMALAGARH(NL)(ECOR)                                                                          | RAILWAYS                    | ECOR                   | 04/2005                         | N.A.                                               | N.A.                                              |                         810.78 |                            810.8  |                                           160.8  |                0    | N.A.                     |
| 746   | KHURDA ROAD-BOLANGIR(NL)ECOR                                                                          | RAILWAYS                    | ECOR                   | 04/1994                         | N.A.                                               | N.A.                                              |                         470.21 |                           1995.25 |                                           355.02 |              324.33 | N.A.                     |
| 747 # | SAMBALPUR-TALCHER DOUBLING                                                                            | RAILWAYS                    | ECOR                   | 03/2011                         | N.A.                                               | N.A.                                              |                         679.27 |                           1111.99 |                                            60.31 |               63.7  | N.A.                     |
| 748   | BHADRAK - NERGUNDI 3RD LINE                                                                           | RAILWAYS                    | ECOR                   | 03/2013                         | N.A.                                               | N.A.                                              |                         858.67 |                            837.33 |                                             1.15 |               -2.49 | N.A.                     |
| 749   | JHARSUGUDA-RENGALI DOUBLING                                                                           | RAILWAYS                    | ECOR                   | 03/2006                         | N.A.                                               | N.A.                                              |                         201    |                            230    |                                           218.67 |               14.43 | N.A.                     |
| 750   | SAMBALPUR - ANGUL RLY. ELECTRIFICATION                                                                | RAILWAYS                    | ECOR                   | 03/2012                         | N.A.                                               | 12/2016                                           |                         155.81 |                            155.81 |                                            18.25 |                0    | N.A.                     |
| 751 # | SUKINDA ROAD - ANGUL (NL)(ECOR)                                                                       | RAILWAYS                    | RVNL                   | 04/1998                         | 02/2015                                            | N.A.                                              |                         183.23 |                           1202.7  |                                           185.46 |              556.39 | N.A.                     |
| 752 # | HARIDASPUR-PARADEEP(NL)                                                                               | RAILWAYS                    | RVNL                   | 04/1996                         | N.A.                                               | N.A.                                              |                         301.64 |                           1185.64 |                                           577.84 |              293.06 | N.A.                     |
| 753   | RAJATGARH-BARANG(LD),ECOR                                                                             | RAILWAYS                    | RVNL                   | 04/1999                         | 02/2009                                            | 04/2016                                           |                         166.16 |                            325.5  |                                           349.36 |               95.9  | 86                       |
| 754   | KHURDA ROAD - BARANG 3RD LINE (DL) (ECOR)                                                             | RAILWAYS                    | RVNL                   | 04/2000                         | 03/2009                                            | 10/2016                                           |                         133.41 |                            318.33 |                                           322.75 |              138.61 | 91                       |
| 755   | CUTTACK - BARANG (LD)                                                                                 | RAILWAYS                    | RVNL                   | 04/1995                         | N.A.                                               | 10/2014                                           |                         127.13 |                            225    |                                           193.37 |               76.98 | N.A.                     |
| 756   | CHAMPAJHARAN-BIMALGARH DOUBLING EXTENSION                                                             | RAILWAYS                    | SER                    | 04/2010                         | 03/2015                                            | 12/2016                                           |                         149.9  |                            230    |                                            68.67 |               53.44 | 21                       |
| 757   | REHABILITATION AND UPGRADING TO 2 LANES/2 LANE WITH PAVED SHOULDERS CONFIGURATION OF BHOJPUR-CHHATAB  | ROAD TRANSPORT AND HIGHWAYS | MORTH                  | 01/1991                         | 10/2017                                            | 10/2017                                           |                         218.63 |                            218.63 |                                             0    |                0    | 0                        |
| 758   | REHABILITATION AND UPGRADING TO 2 LANES/2 LANE WITH PAVED SHOULDERS CONFIGURATION OF NABARANGPUR-KOK  | ROAD TRANSPORT AND HIGHWAYS | MORTH                  | 01/1991                         | 05/2018                                            | 05/2018                                           |                         229.41 |                            229.41 |                                             0    |                0    | 0                        |
| 759   | SAMBALPUR-BARGARH- CHHATISGARH/ORISSA BORDER                                                          | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 11/2011                         | 05/2014                                            | N.A.                                              |                         909    |                            909    |                                           844.1  |                0    | N.A.                     |
| 760   | 2/4 LANING OF TALCHAR -DUBARI- CHANDIKHOLE SECTION OF NH-200 FROM KM 301.89 TO KM 427.85 INCLUDING KM | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 06/2015                         | 12/2017                                            | 12/2017                                           |                         996.37 |                            996.37 |                                             0    |                0    | 0                        |
| 761   | 4 LANING OF BAHARAGORA - SINGHARA                                                                     | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 07/2015                         | N.A.                                               | N.A.                                              |                        1282.94 |                           1282.94 |                                             0    |                0    | N.A.                     |
| 762   | FOUR LANING WITH PS TALEBANI - SMBALPUR                                                               | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2015                         | N.A.                                               | N.A.                                              |                         752.28 |                            752.28 |                                             0    |                0    | N.A.                     |
| 763   | SIX LANING OF CHANDIKHOL- JAGATPUR-BHUBANESWAR                                                        | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2011                         | 06/2014                                            | 03/2016                                           |                        1047    |                           1047    |                                             0    |                0    | 21                       |
| 764   | PANIKHOLI-RIMOLI                                                                                      | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2012                         | 09/2014                                            | 10/2016                                           |                        1410    |                           1410    |                                             0    |                0    | 25                       |
| 765   | BHUBANESWAR TO PURI                                                                                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2011                         | 08/2013                                            | 03/2016                                           |                         500.29 |                            500.29 |                                             0    |                0    | 31                       |

| SN   | PROJECT                                                                                               | SECTOR                      | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 122   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | REPORTED CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|------|-------------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|----------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
| 766  | NIROLI-ROXY-RAJAMUNDA                                                                                 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 07/2011                         | 01/2014                                            | 12/2016                                           | 586.00                         | 586.00                            | 0.00                                             | 0.00                | 35                       |
| 767  | IMPROVEMENT FROM KM 0/0 TO 68/0                                                                       | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 12/2013                         | 10/2016                                            | 10/2016                                           | 319.80                         | 319.80                            | 0.00                                             | 0.00                | 0                        |
| 768  | REHABILITATION AND UP- GRADATION OF NH-149 FROM KM 0.00 TO KM 68.280 (PALLAHARA-PITRI JUNCTION) IN TH | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 07/2014                         | 01/2017                                            | 01/2017                                           | 342.05                         | 342.05                            | 0.00                                             | 0.00                | 0                        |
| 769  | WIDENING TO 2 LANE AND IMPROVEMENT FROM KM 100/700 TO 186/700 OF VIJAYWADA RANCI ROUTE IN ODISHA      | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 12/2011                         | 11/2017                                            | 11/2017                                           | 159.39                         | 159.39                            | 10.56                                            | 0.00                | 0                        |
| 770  | WIDENING TO 2 LANE AND IMPROVEMENT VIJAYWADA RANCI ROUTE FROM KM 377-700 TO 471-900 (BERHMAPUR-TAPTA  | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 12/2011                         | 08/2015                                            | 03/2018                                           | 191.08                         | 191.08                            | 42.58                                            | 0.00                | 31                       |
| 771  | INSTALLATION OF NEW HOT STRIP MILL AT RSP                                                             | STEEL                       | SAIL                   | 04/2015                         | 04/2018                                            | 04/2018                                           | 3127.30                        | 3127.30                           | 309.85                                           | 0.00                | 0                        |
| 772  | UPGRADATION OF BLAST FURNACE- 1 AT RSP                                                                | STEEL                       | SAIL                   | 06/2014                         | 04/2016                                            | 09/2016                                           | 708.91                         | 708.91                            | 363.11                                           | 0.00                | 5                        |
| 773  | CONSTRUCTION OF MAIN BUILDING SCHOOL OF INFRASTRUCTURE INCLUDING TWI NOS LAB                          | URBAN DEVELOPMENT           | CPWD                   | 11/2012                         | 02/2015                                            | N.A.                                              | 238.43                         | 238.43                            | 0.00                                             | 0.00                | N.A.                     |
|      | PUNJAB                                                                                                |                             |                        |                                 |                                                    |                                                   |                                |                                   |                                                  |                     |                          |
| 774  | MANSA-BHATINDA PH-1 INCLUDING MM FOR RAMA MANDI(RAMAN)- MAUR MANDI VIA TALWANDI SABOO NL              | RAILWAYS                    | NR                     | 04/2009                         | N.A.                                               | N.A.                                              | 396.04                         | 369.00                            | 188.93                                           | -6.83               | N.A.                     |
| 775  | QADIAN-BEAS                                                                                           | RAILWAYS                    | NR                     | 04/2011                         | N.A.                                               | N.A.                                              | 205.22                         | 205.22                            | 1.54                                             | 0.00                | N.A.                     |
| 776  | FOUR LANING OF KHARAR - KURALI SECTION OF NH-21                                                       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2015                         | 12/2017                                            | 12/2017                                           | 239.23                         | 239.23                            | 0.00                                             | 0.00                | 0                        |
| 777  | FOUR LANING OF CHADIGARH - KHARAR                                                                     | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 10/2015                         | 12/2017                                            | 12/2017                                           | 447.29                         | 447.29                            | 0.00                                             | 0.00                | 0                        |
| 778  | IMPROVEMENT OF AMRITSAR BYPASS BY CONSTRUCTION OF ADDITIONAL STRUCTURE AND SERVICE ROADS ON NH-1      | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 09/2015                         | N.A.                                               | N.A.                                              | 273.06                         | 273.06                            | 0.00                                             | 0.00                | N.A.                     |
| 779  | JALANDHAR - AMRITSAR                                                                                  | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 01/2014                         | 01/2016                                            | 01/2017                                           | 523.85                         | 523.85                            | 77.49                                            | 0.00                | 12                       |
| 780  | FOUR LANNING OF LUDHIYANA- TALWANDI SECTION                                                           | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 09/2014                         | N.A.                                               | 12/2016                                           | 479.00                         | 479.00                            | 349.60                                           | 0.00                | N.A.                     |

|   SN | PROJECT                                                                                                                     | SECTOR                      | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 123   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   REPORTED CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|-----------------------------------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|----------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
|  781 | REHABILITATION AND UPGRADATION OF NH-64 FROM KM.28.110 TO 50.000(ZIRAKPUR TO PATIALA SEC.) TO 4 LANE                        | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 03/2015                         | N.A.                                               | N.A.                                              |                         435.9  |                            435.9  |                                            15.5  |                0    | N.A.                     |
|  782 | WIDENING AND REHABILITATION OF THE EXISTING PATIALA BYEPASS FROM EXISTING KM.50/0 TO 69/280) ON NH-6                        | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 01/2015                         | N.A.                                               | N.A.                                              |                         279.68 |                            279.68 |                                            29.39 |                0    | N.A.                     |
|  783 | 4-LAINING WITH PAVED SHOULDERS OF SANGRUR TO DOGAL KALAN SEC.OF NH-71(NEW NH-52) FROM KM.181.805 TO                         | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 11/2014                         | N.A.                                               | N.A.                                              |                         463.65 |                            463.65 |                                           256.48 |                0    | N.A.                     |
|  784 | 4 LAINING WITH PAVED SHOULDERS OF DOGAL KALAN TO PUNJAB/HARYANA BORDER SEC.OF NH-71(NEW NH-52) FROM                         | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 11/2014                         | N.A.                                               | N.A.                                              |                         573.96 |                            605    |                                           198.1  |                5.41 | N.A.                     |
|  785 | 4-LANES WITH PAVED SIDE SHOULDERS OF END OF SANGRUR BYPASS TO TAPA SEC,IF NH- 64(NEW NH-07) FROM EXI 64(NEW NH-07) FROM EXI | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 02/2015                         | N.A.                                               | N.A.                                              |                         483.38 |                            483.38 |                                            45.64 |                0    | N.A.                     |
|  786 | 4-LANES WITH PAVED SIDE SHOULDERS OF TAPA TO BATHINDA SEC.OF NH-64(NEW NH-07) FROM EXISING KM.168/0                         | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 02/2015                         | N.A.                                               | N.A.                                              |                         616.36 |                            616.36 |                                            25.87 |                0    | N.A.                     |
|  787 | 4 LANES WITH PAVED SIDE SHOULDERS OF END OF PATIALA BYPASS TO START OF SANGRUR BYEPASS SEC.OF NH-64(                        | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 02/2015                         | N.A.                                               | N.A.                                              |                         486.74 |                            486.74 |                                            89.68 |                0    | N.A.                     |
|  788 | CONST.OF 4 LANES WITH PAVED SHOUDLERS OF HARIKE BYPASS FROM EXISTING KM.158.350 TO 166.925 OF NH-15(                        | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 03/2015                         | N.A.                                               | N.A.                                              |                         312.79 |                            312.79 |                                             0    |                0    | N.A.                     |
|  789 | CONST.OF SANGRUR BYPASS(EXISTING KM.106.170 TO 116.950) AND DHANOULA BYPASS(EXISTING KM.138.030 TO K                        | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 07/2014                         | N.A.                                               | N.A.                                              |                         319.8  |                            319.8  |                                            51.28 |                0    | N.A.                     |
|  790 | DEVELOPMENT TO FOUR LANE WITH PAVED SHOULDERS OF SHAHKOT- MOGA SECTION OF NH-71 (NEW NH- 52) FROM EXIS                      | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 12/2015                         | N.A.                                               | N.A.                                              |                         766.36 |                            766.36 |                                            12.08 |                0    | N.A.                     |
|  791 | 4-LANING OF LAMBRA-SHAHKOT SECTION OF NH-71 FROM KM 12.00 TO 44.600                                                         | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 11/2015                         | N.A.                                               | N.A.                                              |                         847.02 |                            847.02 |                                           299.55 |                0    | N.A.                     |
|  792 | 4-LANING OF MOGA -TALLEWAL SECTION OF NH-71 FROM KM 77.200 TO 114.00                                                        | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 11/2015                         | N.A.                                               | N.A.                                              |                         889.24 |                            889.24 |                                           388.43 |                0    | N.A.                     |

| SN   | PROJECT                                                                                               | SECTOR                      | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 124   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | REPORTED CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|------|-------------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|----------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
| 793  | DEVELOPMENT TO FOUR LANE WITH PAVED SHOULDERS OF TALLEWAL- BARNALA SECTION OF NH-71 FROM EXISTING KM  | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 12/2015                         | N.A.                                               | N.A.                                              | 578.38                         | 578.38                            | 0.00                                             | 0.00                | N.A.                     |
| 794  | WIDENING STG.OF EXISTING TWO- LANE CARRIAGEWAY TO FOUR LANES WITH PAVED SIDE SHOULDERS OF HARIKE-ZIRA | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 06/2015                         | N.A.                                               | N.A.                                              | 892.17                         | 892.17                            | 14.70                                            | 0.00                | N.A.                     |
| 795  | WIDENING STG.OF EXISTING TWO- LANE CARRIAGEWAY TO FOUR LANES WITH PAVED SIDE SHOULDERS OF FARIDKOT-KO | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 06/2015                         | N.A.                                               | N.A.                                              | 899.21                         | 899.21                            | 13.13                                            | 0.00                | N.A.                     |
| 796  | CONSTRUCTION OF DIFFERENT BUILDINGS UNDER PHASE-I FOR IIT ROPAR AT ROPAR, PUNJAB                      | URBAN DEVELOPMENT           | CPWD                   | 02/2014                         | 01/2015                                            | N.A.                                              | 388.00                         | 388.00                            | 115.19                                           | 0.00                | N.A.                     |
|      | RAJASTHAN                                                                                             |                             |                        |                                 |                                                    |                                                   |                                |                                   |                                                  |                     |                          |
| 797  | RAJASTHAN ATOMIC POWER PROJECT -7 AND 8 (2X700 MW)                                                    | ATOMIC ENERGY               | NPCIL                  | 10/2009                         | 12/2016                                            | 12/2019                                           | 12320.00                       | 12320.00                          | 5792.00                                          | 0.00                | 36                       |
| 798  | HADLA LIGNITE MINE PROJECT(1.90 MTPA) MTPA)                                                           | COAL                        | NLC                    | 03/2015                         | 09/2019                                            | 09/2019                                           | 522.45                         | 522.45                            | 2.56                                             | 0.00                | 0                        |
| 799  | BITHNOK LIGNITE MINE PROJECT (2.25 MTPA)                                                              | COAL                        | NLC                    | 03/2015                         | 12/2019                                            | 12/2019                                           | 513.63                         | 513.63                            | 67.25                                            | 0.00                | 0                        |
| 800  | IMPLEMENTATION OF 50MW WIND POWER PROJECT AT DEVIKOT                                                  | MINES                       | NALCO                  | 12/2015                         | 11/2016                                            | 11/2016                                           | 344.50                         | 344.50                            | 126.21                                           | 0.00                | 0                        |
| 801  | 50MW CAPACITY WIND POWER PROJECT UNDER PHASE II                                                       | PETROLEUM                   | HPCL                   | 11/2011                         | 03/2013                                            | 10/2016                                           | 310.00                         | 370.00                            | 17.84                                            | 19.35               | 43                       |
| 802  | WIND POWER PROJECT AT LAKHMANA IN JAISALMER (RAJASTHAN) 50MW                                          | POWER                       | NHPC                   | 02/2015                         | 02/2016                                            | 03/2016                                           | 302.49                         | 302.49                            | 271.07                                           | 0.00                | 1                        |
| 803  | TRANSMISSION SYSTEM ASSOCIATED WITH RAPP 7 and 8 - PART B                                             | POWER                       | PGCIL                  | 07/2015                         | 11/2017                                            | 11/2017                                           | 307.18                         | 307.18                            | 12.70                                            | 0.00                | 0                        |
| 804  | JAIPUR - RINGUS - CHURU AND SIKAR - LOHARU GUAGE CONVERSION (NWR)                                     | RAILWAYS                    | NWR                    | 04/2008                         | 03/2014                                            | N.A.                                              | 653.19                         | 653.55                            | 258.78                                           | 0.06                | N.A.                     |
| 805  | SURATPURA - HANUMANGARH - SRIGANGANAGAR GUAGE CONVERSION (NWR)                                        | RAILWAYS                    | NWR                    | 04/2008                         | 03/2014                                            | N.A.                                              | 516.23                         | 516.23                            | 597.72                                           | 0.00                | N.A.                     |
| 806  | HIMMATNAGAR - UDAIPUR GAUGE CANVESSION (NWR)                                                          | RAILWAYS                    | NWR                    | 04/2008                         | 03/2015                                            | 03/2015                                           | 829.74                         | 829.74                            | 96.76                                            | 0.00                | 0                        |
| 807  | DAUSA-GANGAPUR CITY(NL),NWR                                                                           | RAILWAYS                    | NWR                    | 02/1997                         | N.A.                                               | N.A.                                              | 410.08                         | 410.08                            | 297.58                                           | 0.00                | N.A.                     |
| 808  | AJMER(NASIRABAD)- SAWAI MADHOPUR (CHAUTH KA BARWARA) VIS TONK NL                                      | RAILWAYS                    | NWR                    | 05/2015                         | N.A.                                               | N.A.                                              | 873.71                         | 873.71                            | 0.00                                             | 0.00                | N.A.                     |
| 809  | BANGURGRAM-GURIYA PATCH DOUBLING                                                                      | RAILWAYS                    | NWR                    | 04/2012                         | N.A.                                               | N.A.                                              | 246.08                         | 246.08                            | 4.20                                             | 0.00                | N.A.                     |
| 810  | THIYAT HAMIRA-SANU                                                                                    | RAILWAYS                    | NWR                    | 04/2013                         | N.A.                                               | N.A.                                              | 236.93                         | 262.00                            | 0.41                                             | 10.58               | N.A.                     |

|   SN | PROJECT                                                                                              | SECTOR                      | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 125   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   REPORTED CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|------------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|----------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
|  811 | AJMER-KOTA (NASIRABAD-JAUNDRI)                                                                       | RAILWAYS                    | NWR                    | 04/2013                         | N.A.                                               | N.A.                                              |                         822    |                            822    |                                             0    |                0    | N.A.                     |
|  812 | PUSHKAR-MERTA                                                                                        | RAILWAYS                    | NWR                    | 04/2013                         | N.A.                                               | N.A.                                              |                         323    |                            323    |                                             0    |                0    | N.A.                     |
|  813 | MAVLI JUNCTION-BARI SADRI, MM OF AJMER- CHITTSURGARH-UDAIPUR                                         | RAILWAYS                    | NWR                    | 04/2013                         | N.A.                                               | N.A.                                              |                         456    |                            855.16 |                                           557.82 |               87.54 | N.A.                     |
|  814 | RATANGARH-SARDARSAHAR (MM OF SADULPUR-BIKANER AND RATANGARH-DEGANA GC)                               | RAILWAYS                    | NWR                    | 04/2010                         | N.A.                                               | N.A.                                              |                         739.65 |                            872.22 |                                           794.11 |               17.92 | N.A.                     |
|  815 | GURIYA-MARWAR AND KARJODA- PALANPUR                                                                  | RAILWAYS                    | NWR                    | 04/2011                         | N.A.                                               | N.A.                                              |                         239.73 |                            179.32 |                                            75.76 |              -25.2  | N.A.                     |
|  816 | AJMER-BANGURGRAM                                                                                     | RAILWAYS                    | NWR                    | 04/2011                         | N.A.                                               | N.A.                                              |                         213.39 |                            218.39 |                                            23.63 |                2.34 | N.A.                     |
|  817 | RANI-MARWAR JN. PATCH DOUBLING                                                                       | RAILWAYS                    | NWR                    | 04/2012                         | N.A.                                               | N.A.                                              |                         288.97 |                            288.97 |                                             1.09 |                0    | N.A.                     |
|  818 | ALWAR-BANDIKUI DOUBLING                                                                              | RAILWAYS                    | NWR                    | 04/2013                         | N.A.                                               | N.A.                                              |                         242.09 |                            242.09 |                                             0.39 |                0    | N.A.                     |
|  819 | 4 LANING OF GOMTI CHAURAHA - UDAIPUR                                                                 | ROAD TRANSPORT AND HIGHWAYS | DORTH                  | 03/2012                         | 10/2015                                            | 03/2016                                           |                         914.5  |                            914.5  |                                          1108.96 |                0    | 5                        |
|  820 | GURGAON - KOTPUTLI - JAIPUR (SIX LANE)                                                               | ROAD TRANSPORT AND HIGHWAYS | DORTH                  | 02/2008                         | 10/2011                                            | 06/2016                                           |                        1673.7  |                           1673.7  |                                          2816.74 |                0    | 56                       |
|  821 | WIDENING AND STRENGTHENING OF NH-15 TO TWO LANES WITH PAVED SHOULDER FROM EXISTING KM 173/0 TO KM 24 | ROAD TRANSPORT AND HIGHWAYS | MORTH                  | 02/2015                         | 03/2015                                            | N.A.                                              |                         383.4  |                            383.4  |                                           131.09 |                0    | N.A.                     |
|  822 | WIDENING AND STRENGTHENING OF NH-65 TO FOUR LANES WITH PAVED SHOULDERS FROM EXISTING KM 267+500 TO K | ROAD TRANSPORT AND HIGHWAYS | MORTH                  | 10/2014                         | 01/2015                                            | N.A.                                              |                         269.22 |                            269.22 |                                            27    |                0    | N.A.                     |
|  823 | WIDENING AND STRENGHENING OF NH-65 TO TWO LANES WITH PAVED SHOULDERS FROM EXISTING                   | ROAD TRANSPORT AND HIGHWAYS | MORTH                  | 10/2014                         | 01/2015                                            | N.A.                                              |                         257.09 |                            257.09 |                                            15.17 |                0    | N.A.                     |
|  824 | REHABILITATION AND UPGRADING TO 2 LANES-2 LANE WITH PAVED SHOULDERS                                  | ROAD TRANSPORT AND HIGHWAYS | MORTH                  | 10/2013                         | 05/2014                                            | N.A.                                              |                         278.87 |                            278.87 |                                             0    |                0    | N.A.                     |
|  825 | REHABILITATION AND UPGRADING TO 2 LNES-2 LANE WITH PAVED SHOULDERS CONFIGURATION AND STRENGTHENING O | ROAD TRANSPORT AND HIGHWAYS | MORTH                  | 01/1991                         | 04/2014                                            | N.A.                                              |                         376.52 |                            376.52 |                                           171.16 |                0    | N.A.                     |
|  826 | REHABILITATION AND UPGRADING TO 2 LANES/2 LANE WITH PAVED SHOULDERS CONFIGURATION OF LALSOT-KARAULI  | ROAD TRANSPORT AND HIGHWAYS | MORTH                  | 01/1991                         | 05/2016                                            | 05/2016                                           |                         208.87 |                            208.87 |                                             0    |                0    | 0                        |
|  827 | REHABILITATION AND UPGRADING TO 2 LANES/2 LANE WITH PAVED SHOULDERS CONFIGURATION OF PRATAPGARH-PADI | ROAD TRANSPORT AND HIGHWAYS | MORTH                  | 01/1991                         | 10/2016                                            | 10/2016                                           |                         269.26 |                            269.26 |                                             0    |                0    | 0                        |

|   SN | PROJECT                                                                                              | SECTOR                      | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 126   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   REPORTED CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|------------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|----------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
|  828 | WIDENING TO 4 LANE WITH PAVED SHOULDER WITH CC PAVEMENT FROM KM 256/550 TO KM 289/500 ON KOTA-DARAH  | ROAD TRANSPORT AND HIGHWAYS | MORTH                  | 12/2015                         | 06/2018                                            | 06/2018                                           |                         621.43 |                            621.43 |                                             0    |                   0 | 0                        |
|  829 | 2-LANING WITH PS OF JHALAWAR- RAJASTHAN-MP. BORDER                                                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 01/2014                         | 01/2016                                            | N.A.                                              |                         177.32 |                            177.32 |                                            86.65 |                   0 | N.A.                     |
|  830 | JAIPUR-TONK-DEOLI                                                                                    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 06/2010                         | 12/2012                                            | N.A.                                              |                         792.06 |                            792.06 |                                          1983    |                   0 | N.A.                     |
|  831 | 2-LANING WITH PS BHILWARA- LODPURA SECTION                                                           | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2014                         | 03/2016                                            | 03/2016                                           |                         240.1  |                            240.1  |                                           151.72 |                   0 | 0                        |
|  832 | 4 - LANING OF RAJSAMAND- GANGAPUR-BHILWARA                                                           | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 10/2013                         | 04/2016                                            | 04/2016                                           |                         677.79 |                            677.79 |                                           849.4  |                   0 | 0                        |
|  833 | 2-LANE WITH PAVED SHOULDER WITH PROVISION OF CAPACITY AUGMENTATION OF RAJASTHAN BORDER-FATEHPUR-SALA | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 11/2012                         | 08/2016                                            | 08/2016                                           |                         530.07 |                            530.07 |                                           234.21 |                   0 | 0                        |
|  834 | TWO LANING WITH PAVED SHOULDER OF KARAUII - DHOLPUR                                                  | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 09/2014                         | 09/2016                                            | 09/2016                                           |                         425.19 |                            425.19 |                                           217.87 |                   0 | 0                        |
|  835 | JODHPUR - BARMER SECTION OF PACKAGE -II                                                              | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 10/2014                         | 04/2017                                            | 04/2017                                           |                         206.12 |                            206.12 |                                           112    |                   0 | 0                        |
|  836 | JODHPUR - BARMER SECTION OF PACKAGE -I                                                               | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 10/2014                         | 04/2017                                            | 04/2017                                           |                         264.72 |                            264.72 |                                            98.18 |                   0 | 0                        |
|  837 | PADI - DAHOD                                                                                         | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 11/2014                         | 05/2017                                            | 05/2017                                           |                         279.14 |                            279.14 |                                            62.77 |                   0 | 0                        |
|  838 | TWO LANE WITH PAVED SHOULDERS OF JODHPUR - POKARAN SECTION OF NH-114 ( NEW NH NO -50)                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 07/2015                         | 07/2017                                            | 07/2017                                           |                         455.6  |                            455.6  |                                            54.5  |                   0 | 0                        |
|  839 | 2 LANING WITH PS OF GULABPURA - UNIARA                                                               | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 10/2015                         | 10/2017                                            | 10/2017                                           |                         597    |                            597    |                                             0    |                   0 | 0                        |
|  840 | TWO LANING WITH PAVED SHOULDER BARMER - SANCHOR - GUJARAT BODER ( UP TO GANDHAV BRIDGE) SECTION OF N | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 08/2015                         | 02/2018                                            | 02/2018                                           |                         538.08 |                            538.08 |                                            38.08 |                   0 | 0                        |
|  841 | JAISALMER - BARMER                                                                                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 08/2015                         | 02/2018                                            | 02/2018                                           |                         482.27 |                            482.27 |                                            40.75 |                   0 | 0                        |
|  842 | PHALODI -JAISALMER SECTION OF NH-15 TO TWO/FOUR LANE WITH PS                                         | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 09/2015                         | 03/2018                                            | 03/2018                                           |                         567.51 |                            567.51 |                                            42.79 |                   0 | 0                        |

|   SN | PROJECT                                                                                               | SECTOR                           | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 127   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   REPORTED CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|-------------------------------------------------------------------------------------------------------|----------------------------------|------------------------|---------------------------------|----------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
|  843 | BIKANER - PHALODI SECTION TO FOUR LANING FROM KM.4.200 TO KM 55.25 AND TWO-LANE PAVED SHOULDER FROM   | ROAD TRANSPORT AND HIGHWAYS      | NHAI                   | 08/2014                         | 04/2018                                            | 04/2018                                           |                         822.9  |                            822.9  |                                            55    |                0    | 0                        |
|  844 | TWO LANING WITH PS OF UNCHA NAGLA - KHANUWARA - ROPPAS - DHOLPUR                                      | ROAD TRANSPORT AND HIGHWAYS      | NHAI                   | 08/2015                         | N.A.                                               | N.A.                                              |                         275.9  |                            275.9  |                                             0    |                0    | N.A.                     |
|  845 | 2-LANING WITH PS LAMBIA-JAITRAN- RAIPUR                                                               | ROAD TRANSPORT AND HIGHWAYS      | NHAI                   | 01/2014                         | 12/2015                                            | 05/2016                                           |                         158.04 |                            158.04 |                                           117.97 |                0    | 5                        |
|  846 | WIDENING AND STRENGTHENING TO 2-LANE WITH PS OF NIMBI JODHA- DEGANA-MERTA CITY SECTION                | ROAD TRANSPORT AND HIGHWAYS      | NHAI                   | 01/2014                         | 01/2016                                            | 06/2016                                           |                         368.15 |                            368.15 |                                           184.28 |                0    | 5                        |
|  847 | REENGUS SIKAR                                                                                         | ROAD TRANSPORT AND HIGHWAYS      | NHAI                   | 03/2012                         | 09/2014                                            | 02/2016                                           |                         333.51 |                            333.51 |                                           226.96 |                0    | 17                       |
|  848 | BEAWAR PALI PINDWARA                                                                                  | ROAD TRANSPORT AND HIGHWAYS      | NHAI                   | 12/2011                         | 06/2014                                            | 06/2016                                           |                        2388.51 |                           2388    |                                          2490.61 |               -0.02 | 24                       |
|  849 | JAIPUR-REENGUS                                                                                        | ROAD ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 08/2010                         | 02/2013                                            | 04/2016                                           |                         267.81 |                            267.81 |                                           699.6  |                0    | 38                       |
|  850 | DEOLI-KOTA                                                                                            | ROAD TRANSPORT AND HIGHWAYS      | NHAI                   | 01/2011                         | 07/2013                                            | 12/2016                                           |                         593    |                            593    |                                          1036.26 |                0    | 41                       |
|  851 | KISHANGARH-AJMER-BEAWER                                                                               | ROAD TRANSPORT AND HIGHWAYS      | NHAI                   | 11/2009                         | 05/2012                                            | 04/2016                                           |                         795    |                            795    |                                          1607.78 |                0    | 47                       |
|  852 | CHAMBAL BRIDGE, NH-76 (RJ-5)                                                                          | ROAD TRANSPORT AND HIGHWAYS      | NHAI                   | 12/2003                         | 02/2010                                            | 05/2017                                           |                         275    |                            281.31 |                                           168.31 |                2.29 | 87                       |
|  853 | KOTA BYPASS,RJ-4, NH-76 (NHAI)                                                                        | ROAD TRANSPORT AND HIGHWAYS      | NHAI                   | 12/2003                         | 10/2008                                            | 04/2016                                           |                         275    |                            250.39 |                                           274.11 |               -8.95 | 90                       |
|  854 | NH 79 OF CHITTORGARH NEEMUCH MP BORDER KM 183 000 TO KM 221 400 BY FOUR LANING WITH PAVED SHOULDER A  | ROAD TRANSPORT AND HIGHWAYS      | PWD                    | 09/2012                         | 10/2013                                            | N.A.                                              |                         511    |                            511    |                                             0    |                0    | N.A.                     |
|  855 | NH 79 CHITTORGARH NEEMUCH MP BORDER FOUR LANING AND NH 113 NIMBAHERA PRATAPGARH TWO LANING            | ROAD TRANSPORT AND HIGHWAYS      | PWD                    | 09/2012                         | 10/2013                                            | N.A.                                              |                         511    |                            511    |                                             0    |                0    | N.A.                     |
|  856 | CONSTRUCTION OF MEDICAL COLLEGE CAMPUS FOR 100 MBBS ADMISSION ANNUALLY AND UP- GRADATION OF GOVT. DIS | STEEL                            | HSCL                   | 05/2015                         | 03/2017                                            | 03/2017                                           |                         189    |                            189    |                                             0    |                0    | 0                        |

| SN      | PROJECT                                                                                      | SECTOR                      | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 128   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | REPORTED CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|---------|----------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|----------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
| 857     | DEVELOPMENT OF PERMANENT CAMPUS FOR IIT JODHPUR (PHASE- 1),AT KARWAR,NH-65,JODHPUR RAJASTHAN | URBAN DEVELOPMENT           | CPWD                   | 08/2014                         | 03/2015                                            | 03/2015                                           | 350.02                         | 350.02                            | 0.00                                             | 0.00                | 0                        |
|         | SIKKIM                                                                                       |                             |                        |                                 |                                                    |                                                   |                                |                                   |                                                  |                     |                          |
| 858     | CONSTRUCTION OF NEW AIRPORT AT PAKYONG(SIKKIM) AIRPORT                                       | CIVIL AVIATION              | AAI                    | 01/2009                         | 01/2011                                            | 09/2017                                           | 309.46                         | 309.46                            | 424.30                                           | 0.00                | 80                       |
| 859     | SEVOK RANGPO, NEFR                                                                           | RAILWAYS                    | NFR                    | 04/2008                         | 12/2015                                            | 03/2020                                           | 1339.48                        | 4190.00                           | 88.56                                            | 212.81              | 51                       |
| 860     | CONSTRUCTION OF 2-LANE NAYABAZAR - LEGSHIP ROAD IN WEST SIKKIM.                              | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 04/2013                         | 08/2013                                            | N.A.                                              | 151.59                         | 151.59                            | 7.19                                             | 0.00                | N.A.                     |
| 861     | CONSTRUCTION OF 2-LANE TARKU DAMTHANG NAMCHI ROAD IN SOUTH SIKKIM.                           | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 04/2013                         | 08/2013                                            | N.A.                                              | 166.27                         | 166.27                            | 0.00                                             | 0.00                | N.A.                     |
| 862     | CONSTRUCTION OF 2-LANE MELLI MANPUR NAMCHI ROAD IN SOUTH SIKKIM                              | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 01/2013                         | 02/2013                                            | N.A.                                              | 182.28                         | 182.00                            | 49.42                                            | -0.15               | N.A.                     |
|         | TAMIL NADU                                                                                   |                             |                        |                                 |                                                    |                                                   |                                |                                   |                                                  |                     |                          |
| 863 863 | PROTOTYPE FAST BREEDER REACTOR (BHAVINI, 500 MWE)                                            | ATOMIC ENERGY ATOMIC ENERGY | BHAVNI BHAVNI          | 09/2003 09/2003                 | 09/2010 09/2010                                    | 09/2016 09/2016                                   | 3492 00 3492.00                | 5677 00 5677.00                   | 5187 55 5187.55                                  | 62 57 62.57         | 72 72                    |
| 864     | KUDANKULAM APP (NPCIL)                                                                       | ATOMIC ENERGY               | NPCIL                  | 12/2001                         | 12/2008                                            | 05/2016                                           | 13171.00                       | 22462.00                          | 21304.00                                         | 70.54               | 89                       |
| 865     | WIND POWER PROJECT,KAZHUNEERKULAM,TAMIL NADU                                                 | COAL                        | NLC                    | 04/2012                         | 10/2014                                            | 04/2016                                           | 364.75                         | 364.75                            | 197.05                                           | 0.00                | 18                       |
| 866     | NEYVELI NEW THERMAL POWER PROJECT(2X500 MW)                                                  | COAL                        | NLC                    | 06/2011                         | 12/2015                                            | 04/2018                                           | 5907.11                        | 5907.11                           | 1813.37                                          | 0.00                | 28                       |
| 867     | EXPANSION OF MINE-I (LEASE AREA) AND MINE-I A (3.0 TO 7.0 MTPA)                              | COAL                        | NLC                    | 04/2013                         | 06/2015                                            | 08/2019                                           | 1458.17                        | 1458.17                           | 30.39                                            | 0.00                | 50                       |
| 868     | DHDS REVAMP FOR MEETING BS-IV DIESEL QUALITY                                                 | PETROLEUM                   | CPCL                   | 02/2016                         | 04/2017                                            | 04/2017                                           | 367.11                         | 367.11                            | 0.00                                             | 0.00                | 0                        |
| 869     | NEW CRUDE OIL PIPELINE PROJECT FROM CHENNAI PORT TO MANALI REFINERY                          | PETROLEUM                   | CPCL                   | 05/2015                         | 11/2016                                            | 04/2017                                           | 257.87                         | 257.87                            | 35.76                                            | 0.00                | 5                        |
| 870     | RESID UPGRADATION PROJECT                                                                    | PETROLEUM                   | CPCL                   | 03/2013                         | 11/2015                                            | 11/2016                                           | 3110.36                        | 3110.36                           | 1666.63                                          | 0.00                | 12                       |
| 871     | MOUNDED BULLET PROJECT AT CPCL                                                               | PETROLEUM                   | CPCL                   | 12/2012                         | 12/2014                                            | 03/2016                                           | 279.00                         | 279.00                            | 190.86                                           | 0.00                | 15                       |
| 872     | ENNORE-TRICHY-MADURAI LPG PIPELINE                                                           | PETROLEUM                   | IOCL                   | 05/2013                         | N.A.                                               | N.A.                                              | 711.00                         | 711.00                            | 7.98                                             | 0.00                | N.A.                     |
| 873     | NEW MARKETING TERMINAL AT ENNORE                                                             | PETROLEUM                   | IOCL                   | 11/2006                         | N.A.                                               | N.A.                                              | 171.83                         | 171.83                            | 0.00                                             | 0.00                | N.A.                     |
| 874     | CONNECTIVITY FOR KUDANKULAM 3 AND 4 (2000MW) WITH INTERSTATE TRANSMISSION SYSTEM             | POWER                       | PGCIL                  | 01/2016                         | 05/2018                                            | 05/2018                                           | 162.11                         | 162.11                            | 0.00                                             | 0.00                | 0                        |

| SN      | PROJECT                                                                                              | SECTOR                      | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 129   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | REPORTED CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|---------|------------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|----------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
| 875     | COMMON SYSTEM ASSOCIATED WITH COASTAL ENERGEN PRIVATE LIMITED AND IND-BARATH POWER(MADRAS) LIMITED L | POWER                       | PGCIL                  | 09/2011                         | 09/2014                                            | 09/2016                                           | 1940.13                        | 1940.13                           | 1991.86                                          | 0.00                | 24                       |
| 876     | KUNADANKULAM APP TRANS SYSTEM (PGCIL)                                                                | POWER                       | PGCIL                  | 05/2005                         | 11/2008                                            | 12/2016                                           | 1779.29                        | 2187.32                           | 1907.75                                          | 22.93               | 97                       |
| 877     | EXTENSION OF MRTS FROM VELACHERY TO STN. THOMAS, MTP                                                 | RAILWAYS                    | MRTP                   | 04/2006                         | 06/2013                                            | 06/2013                                           | 495.74                         | 495.74                            | 315.66                                           | 0.00                | 0                        |
| 878     | QUILON-TIRUNELVELI - TRICHENDUR, TENKASI                                                             | RAILWAYS                    | SR                     | 04/1999                         | 01/1999                                            | N.A.                                              | 460.94                         | 1030.00                           | 0.00                                             | 123.46              | N.A.                     |
| 879     | KARUR-SALEM(NL),SR                                                                                   | RAILWAYS                    | SR                     | 02/1997                         | N.A.                                               | N.A.                                              | 155.55                         | 800.00                            | 800.70                                           | 414.30              | N.A.                     |
| 880     | MAYLADUTHURAI-THIRUVARUR- KARAIKUDI-THIRU 'PONDI'- AGASTIYAMPALLI                                    | RAILWAYS                    | SR                     | 09/2007                         | N.A.                                               | N.A.                                              | 404.19                         | 1383.45                           | 457.88                                           | 242.28              | N.A.                     |
| 881     | TINDIVANAM-GINGEE- TIRUVANNAMALAI (NL)                                                               | RAILWAYS                    | SR                     | 09/2006                         | N.A.                                               | N.A.                                              | 125.00                         | 490.00                            | 67.57                                            | 292.00              | N.A.                     |
| 882     | TIDIVANAM-NAGARI (NL)                                                                                | RAILWAYS                    | SR                     | 09/2006                         | N.A.                                               | N.A.                                              | 456.00                         | 1080.00                           | 194.61                                           | 136.84              | N.A.                     |
| 883 883 | TIRUCHIRAPPALI-NAGORE- KARAIKKAL(SR)(GC) KARAIKKAL(SR)(GC)                                           | RAILWAYS RAILWAYS           | SR SR                  | 09/1995 09/1995                 | N.A. N.A.                                          | N.A. N.A.                                         | 100.00 100.00                  | 980.00 980.00                     | 596.66 596.66                                    | 880.00 880.00       | N.A. N.A.                |
| 884     | THANJAVUR - PONMALAI DOUBLING (46.96 KM) WITH BYE-PASS LINE BEFORE PONMALAI (1.13 KM)                | RAILWAYS                    | SR                     | 04/2011                         | N.A.                                               | N.A.                                              | 190.10                         | 190.10                            | 33.19                                            | 0.00                | N.A.                     |
| 885     | ATTIPPATTU-PUTTUR                                                                                    | RAILWAYS                    | SR                     | 04/2008                         | N.A.                                               | N.A.                                              | 446.87                         | 528.00                            | 2.96                                             | 18.16               | N.A.                     |
| 886     | SRIPERUMBUDUR-GUDUVANCHERY WITH SPUR TO IRUNGATTUKKOTTAI- AVADI-SRIPERUMBUDUR                        | RAILWAYS                    | SR                     | 04/2013                         | N.A.                                               | N.A.                                              | 839.00                         | 1500.00                           | 0.01                                             | 78.78               | N.A.                     |
| 887     | CUDDALORE-SALEM VIA VRIDDHACHALAM GC                                                                 | RAILWAYS                    | SR                     | 04/1999                         | N.A.                                               | N.A.                                              | 198.68                         | 556.64                            | 268.56                                           | 180.17              | N.A.                     |
| 888     | CHENNAI BEACH-TAMBARAM- CHENGALPATTU SUBURBAN GC                                                     | RAILWAYS                    | SR                     | 04/1998                         | N.A.                                               | N.A.                                              | 271.24                         | 520.00                            | 462.69                                           | 91.71               | N.A.                     |
| 889     | ERODE-PALANI                                                                                         | RAILWAYS                    | SR                     | 04/2008                         | N.A.                                               | N.A.                                              | 288.57                         | 603.22                            | 1.64                                             | 109.04              | N.A.                     |
| 890     | MADURAI-BODINAYAKKANUR                                                                               | RAILWAYS                    | SR                     | 04/2008                         | N.A.                                               | N.A.                                              | 164.41                         | 450.00                            | 16.97                                            | 173.71              | N.A.                     |
| 891     | CHENGALPATTU-VILLUPURAM DOUBLING WITH NEW MM FOR TAMBARAM-CHENGALPATTU 3RD LINE GC ALONWITH ELECTRIF | RAILWAYS                    | SR                     | 04/2007                         | N.A.                                               | 03/2015                                           | 247.00                         | 951.24                            | 619.87                                           | 285.12              | N.A.                     |
| 892     | DINDIGUL-POLLACHI-PALGHAT- POLLACHI AND COIMBATORE                                                   | RAILWAYS                    | SR                     | 09/2006                         | N.A.                                               | 03/2016                                           | 343.17                         | 914.98                            | 846.18                                           | 166.63              | N.A.                     |
| 893     | CONSTRUCTION OF PAVED SHOULDERS IN KM.81/0 TO 203/0 INCLUDING RECONSTRUCTION AND WIDENING OF CULVERT | ROAD TRANSPORT AND HIGHWAYS | MORTH                  | 03/2015                         | 08/2015                                            | N.A.                                              | 258.97                         | 268.92                            | 20.80                                            | 3.84                | N.A.                     |

| SN      | PROJECT                                                                                               | SECTOR                                    | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 130   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | REPORTED CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|---------|-------------------------------------------------------------------------------------------------------|-------------------------------------------|------------------------|---------------------------------|----------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
| 894     | CONSTRUCTION OF PAVED SHOULDERS INCULDING STRENGTHENING OF EXISTING CARRIAGEWAY FROM KM 0-0-51-0 I-   | ROAD TRANSPORT AND HIGHWAYS               | MORTH                  | 11/2015                         | 08/2015                                            | N.A.                                              | 154.14                         | 154.14                            | 2.55                                             | 0.00                | N.A.                     |
| 895     | REHABILITATION AND UPGRADATION OF NH 226 E FROM 0- 1 - 66-20 TO 2 LANE WITH PAVED SHOULDERS ON EPC MO | ROAD TRANSPORT AND HIGHWAYS               | MORTH                  | 03/2015                         | 07/2015                                            | N.A.                                              | 157.18                         | 161.70                            | 2.55                                             | 2.88                | N.A.                     |
| 896     | NEW 4 LANE ELEVATED ROAD FROM CHENNAI AIRPORT-MADURAVOYAL NH NO.4                                     | ROAD TRANSPORT AND HIGHWAYS               | NHAI                   | 09/2010                         | 09/2013                                            | N.A.                                              | 1655.00                        | 1655.00                           | 641.78                                           | 0.00                | N.A.                     |
| 897     | TRICHY - KARUR                                                                                        | ROAD TRANSPORT AND HIGHWAYS               | NHAI                   | 03/2007                         | 07/2008                                            | N.A.                                              | 516.00                         | 516.00                            | 626.93                                           | 0.00                | N.A.                     |
| 898     | PONDICHERRY TO TINDIVANAM SECTION OF NH-66                                                            | ROAD TRANSPORT AND HIGHWAYS               | NHAI                   | 01/1991                         | 01/2008                                            | N.A.                                              | 285.00                         | 285.00                            | 0.00                                             | 0.00                | N.A.                     |
| 899 899 | THANJAVUR - PUDUKOTTAI SECTION OF NH-226                                                              | ROAD TRANSPORT AND TRANSPORT AND HIGHWAYS | NHAI NHAI              | 11/2014 11/2014                 | 11/2016 11/2016                                    | 11/2016 11/2016                                   | 563 92 563.92                  | 563 92 563.92                     | 103 08 103.08                                    | 0 00 0.00           | 0 0                      |
| 900     | THIRUMAYAM - MANAMADURAI SECTION                                                                      | ROAD TRANSPORT AND HIGHWAYS               | NHAI                   | 07/2014                         | 01/2017                                            | 01/2017                                           | 401.11                         | 401.11                            | 200.96                                           | 0.00                | 0                        |
| 901     | 2 LANING WITH PAVED SHOULDER OF KARAIKUDI - RAMANATHAPURAM SECTION OF NH-210 INCLUDING 500 M ON SH-   | ROAD TRANSPORT AND HIGHWAYS               | NHAI                   | 12/2014                         | 06/2017                                            | 06/2017                                           | 451.58                         | 451.58                            | 28.00                                            | 0.00                | 0                        |
| 902     | FOUR LANING OF MADURAI - RAMANATHAPURAM (KM 5. TO KM 81) AND TWO LANING WITH PS KM 81 TO KM 120       | ROAD TRANSPORT AND HIGHWAYS               | NHAI                   | 05/2015                         | 11/2017                                            | 11/2017                                           | 1387.11                        | 1387.11                           | 114.38                                           | 0.00                | 0                        |
| 903     | TWO LANING WITH PS OF NAGAPATTINAM - THANJAVUR                                                        | ROAD TRANSPORT AND HIGHWAYS               | NHAI                   | 06/2015                         | 12/2017                                            | 12/2017                                           | 563.92                         | 563.92                            | 11.37                                            | 0.00                | 0                        |
| 904     | WALAJAPET POONAMALEE KM 106.8 TO KM 13.8                                                              | ROAD TRANSPORT AND HIGHWAYS               | NHAI                   | 06/2013                         | 11/2015                                            | 03/2017                                           | 1287.95                        | 1287.95                           | 715.50                                           | 0.00                | 16                       |
| 905     | SIX LANNING OF HOSUR- KRISHNAGRI NH-7 KM.33.130 TO KM.93.00                                           | ROAD TRANSPORT AND HIGHWAYS               | NHAI                   | 06/2011                         | 12/2013                                            | 01/2016                                           | 535.00                         | 535.00                            | 913.00                                           | 0.00                | 25                       |
| 906     | 2-LANING OF KRISHNAGIRI- TINDIVANAM (APPROVED LENHTH 170 KM)                                          | ROAD TRANSPORT AND HIGHWAYS               | NHAI                   | 04/2012                         | 04/2014                                            | 12/2016                                           | 624.00                         | 624.00                            | 343.75                                           | 0.00                | 32                       |
| 907     | DEVELOPMENT OF ADIQUATE ROAD CONNECTIVITY TO CHENNAI- ENNORE PORT CONNECTIVITY                        | ROAD TRANSPORT AND HIGHWAYS               | NHAI                   | 06/2011                         | 06/2013                                            | 06/2016                                           | 600.00                         | 600.00                            | 307.41                                           | 0.00                | 36                       |

| SN        | PROJECT                                                                                              | SECTOR                          | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 131   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | REPORTED CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|-----------|------------------------------------------------------------------------------------------------------|---------------------------------|------------------------|---------------------------------|----------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
| 908       | SIX LANNING OF KRISHNAGIRI- WALAJHAPET SECTION KM.0.00 TO KM.148.3 NH-46                             | ROAD TRANSPORT AND HIGHWAYS     | NHAI                   | 09/2011                         | 12/2013                                            | 12/2016                                           | 1250.00                        | 1250.00                           | 1326.02                                          | 0.00                | 36                       |
| 909       | CHENGAPALLI TO COIMBATORE BYPASS KM-102.035-144.740 KM                                               | ROAD TRANSPORT AND HIGHWAYS     | NHAI                   | 09/2010                         | 03/2013                                            | 06/2016                                           | 852.00                         | 852.00                            | 863.58                                           | 0.00                | 39                       |
| 910       | 2 LANING OF DINDIGUL - PERIGULAM THENI- KUMILI                                                       | ROAD TRANSPORT AND HIGHWAYS     | NHAI                   | 09/2011                         | 08/2013                                            | 03/2017                                           | 485.00                         | 485.00                            | 282.68                                           | 0.00                | 43                       |
| 911       | TWO LANING OF TRICHY - KARAIKUDI AND TRYCHI BYPASS                                                   | ROAD TRANSPORT AND HIGHWAYS     | NHAI                   | 05/2010                         | 05/2013                                            | 12/2017                                           | 374.00                         | 374.00                            | 303.94                                           | 0.00                | 55                       |
| 912       | CHENNAI-TADA(SIX LANE)                                                                               | ROAD TRANSPORT AND HIGHWAYS     | NHAI                   | 04/2009                         | 10/2011                                            | 06/2016                                           | 353.37                         | 353.37                            | 365.08                                           | 0.00                | 56                       |
| 913       | CAPITAL DREDGING PHASE-III AT KAMARAJAR PORT LIMITED                                                 | SHIPPING AND PORTS              | KPL                    | 12/2014                         | 04/2017                                            | 04/2017                                           | 274.85                         | 274.85                            | 104.26                                           | 0.00                | 0                        |
| 914       | CONSTRUCTION OF COAL BERTH-3 AT KAMARAJAR PORT LIMITED                                               | SHIPPING AND PORTS              | KPL                    | 10/2013                         | 06/2017                                            | 06/2017                                           | 198.94                         | 198.94                            | 88.01                                            | 0.00                | 0                        |
| 915       | CONSTRUCTION OF COAL BERTH 4 CONSTRUCTION OF COAL BERTH-4 AT KAMARAJAR PORT LIMITED                  | SHIPPING AND SHIPPING AND PORTS | KPL                    | 02/2015                         | 12/2017                                            | 12/2017                                           | 244.50                         | 258.33                            | 12.28                                            | 5.66                | 0                        |
| 916       | CONSTRUCTION OF RORO CUM GCB- II AT KAMARAJAR PORT LIMITED                                           | SHIPPING AND PORTS              | KPL                    | 09/2015                         | 01/2018                                            | 01/2018                                           | 210.00                         | 210.00                            | 0.00                                             | 0.00                | 0                        |
| 917       | SETHUSAMUDRAM SHIP CHANNEL PROJECT                                                                   | SHIPPING AND PORTS              | PORT TRUST             | 06/2005                         | 10/2008                                            | N.A.                                              | 2427.40                        | 2427.40                           | 841.02                                           | 0.00                | N.A.                     |
| 918       | ENNORE MANALI EXPRESS WAY,F/O SPECIAL PURPOSE VEHICLE (SPV)                                          | SHIPPING AND PORTS              | PORT TRUST             | 10/2002                         | 03/2006                                            | 07/2016                                           | 150.00                         | 600.00                            | 525.49                                           | 300.00              | 124                      |
| 919       | CHENNAI METRO RAIL LTD (PHASE 1)                                                                     | URBAN DEVELOPMENT               | CMRL                   | 02/2009                         | 12/2015                                            | 08/2016                                           | 14600.00                       | 14600.00                          | 12472.32                                         | 0.00                | 8                        |
| 920       | C/O OF 152 NOS TYPE-II, 304 NOS, TYPE-III, 76 NOS, TYPE-IV QTRS. FOR INCOME TAX DEPARTMENT AT CENTRA | URBAN DEVELOPMENT               | CPWD                   | 12/2015                         | N.A.                                               | N.A.                                              | 209.00                         | 209.00                            | 0.00                                             | 0.00                | N.A.                     |
| 921       | STAGE I OF PHASE C/O PERMANENT CAMPUS FOR IIM                                                        | URBAN DEVELOPMENT               | CPWD                   | 04/2014                         | 09/2016                                            | 01/2017                                           | 332.72                         | 332.72                            | 105.95                                           | 0.00                | 4                        |
| TELANGANA | TELANGANA                                                                                            | TELANGANA                       | TELANGANA              | TELANGANA                       | TELANGANA                                          | TELANGANA                                         | TELANGANA                      | TELANGANA                         | TELANGANA                                        | TELANGANA           | TELANGANA                |
| 922       | JALLARAM SHAFT PROJECT                                                                               | COAL                            | SCCL                   | 09/2007                         | 03/2013                                            | N.A.                                              | 467.78                         | 467.78                            | 2.85                                             | 0.00                | N.A.                     |
| 923       | KOYAGUDEM OPENCAST PROJECT                                                                           | COAL                            | SCCL                   | 10/2015                         | 03/2018                                            | 03/2018                                           | 426.79                         | 426.79                            | 0.00                                             | 0.00                | 0                        |
| 924       | KAKATIYAKHANI OPENCAST-2 PROJECT                                                                     | COAL                            | SCCL                   | 05/2015                         | 03/2019                                            | 03/2019                                           | 397.09                         | 397.09                            | 0.05                                             | 0.00                | 0                        |
| 925       | RG OC -III EXTENSION (PHASE -II) PROJECT                                                             | COAL                            | SCCL                   | 06/2012                         | 06/2015                                            | 03/2017                                           | 365.01                         | 365.01                            | 6.56                                             | 0.00                | 21                       |
| 926       | RKP OCP PHASE-I                                                                                      | COAL                            | SCCL                   | 03/2010                         | 03/2015                                            | 03/2017                                           | 209.78                         | 209.78                            | 86.48                                            | 0.00                | 24                       |
| 927       | RFR OF MANUGURU OC PROJECT                                                                           | COAL                            | SCCL                   | 11/2012                         | 03/2016                                            | 03/2018                                           | 430.45                         | 486.27                            | 93.51                                            | 12.97               | 24                       |
| 928       | KALYANIKHANI OPENCAST PROJECT                                                                        | COAL                            | SCCL                   | 07/2012                         | 07/2016                                            | 03/2019                                           | 417.33                         | 417.33                            | 27.85                                            | 0.00                | 32                       |

|   SN | PROJECT                                                                                              | SECTOR                      | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 132   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   REPORTED CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|------------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|----------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
|  929 | ADRIYALA SHAFT PROJECT                                                                               | COAL                        | SCCL                   | 12/2009                         | 03/2013                                            | 03/2016                                           |                         212.34 |                           1228.39 |                                           872.21 |              478.5  | 36                       |
|  930 | KISTARAM OCP                                                                                         | COAL                        | SCCL                   | 11/2010                         | 03/2015                                            | 03/2018                                           |                         242.29 |                            242.29 |                                             8.03 |                0    | 36                       |
|  931 | JALAGAM VENGALA RAO OCP-II                                                                           | COAL                        | SCCL                   | 07/2011                         | 03/2015                                            | 03/2018                                           |                         447.06 |                            447.06 |                                            77.44 |                0    | 36                       |
|  932 | RCE OF INDARAM OCP(1.20 MTPA)                                                                        | COAL                        | SCCL                   | 07/2011                         | 03/2015                                            | 03/2018                                           |                         162.76 |                            162.76 |                                             1.31 |                0    | 36                       |
|  933 | MANUGURU OC-II EXTENSION PHASE-II                                                                    | COAL                        | SCCL                   | 03/2010                         | 03/2012                                            | 03/2016                                           |                         181.19 |                            181.19 |                                            83.51 |                0    | 48                       |
|  934 | KAKATIYA LONGWALL                                                                                    | COAL                        | SCCL                   | 12/2008                         | 12/2012                                            | 03/2017                                           |                         453.63 |                            453.63 |                                           120.89 |                0    | 51                       |
|  935 | SHANTIKHANI LONGWALL PROJ- SCCL                                                                      | COAL                        | SCCL                   | 10/2006                         | 03/2012                                            | 03/2018                                           |                         249.03 |                            249.03 |                                           119.06 |                0    | 72                       |
|  936 | RAMAGUNDAM OC-II EXTENSION                                                                           | COAL                        | SCCL                   | 12/2009                         | 03/2012                                            | 03/2023                                           |                         418.97 |                            489.62 |                                           475.38 |               16.86 | 132                      |
|  937 | MULTI MODAL TRANSPORT SYSTEM(MMTS) PHASE-II HYDERABAD                                                | RAILWAYS                    | MRTP                   | 04/2012                         | 03/2016                                            | 12/2017                                           |                         632.68 |                            816.55 |                                           135.06 |               29.06 | 21                       |
|  938 | MACHERLA-NALGONDA(NL)(SCR)                                                                           | RAILWAYS                    | SCR                    | 07/1998                         | 07/2008                                            | 07/2008                                           |                         125    |                            480    |                                             3.51 |              284    | 0                        |
|  939 | MANOHARABAD-KOTHPALL NEW LINE(SCR)                                                                   | RAILWAYS                    | SCR                    | 04/2006                         | N.A.                                               | N.A.                                              |                         378.56 |                            791.59 |                                             5.41 |              109.11 | N.A.                     |
|  940 | MANUGURU-RAMAGUNDAM                                                                                  | RAILWAYS                    | SCR                    | 04/2013                         | N.A.                                               | N.A.                                              |                        1112    |                           1112    |                                             0    |                0    | N.A.                     |
|  941 | PEDAPALLI-KARIMNAGAR- NIZAMABAD NL(SCR) NIZAMABAD NL(SCR)                                            | RAILWAYS                    | SCR                    | 12/1994                         | N.A.                                               | 02/2014                                           |                         124.43 |                            925.3  |                                           712.02 |              643.63 | N.A.                     |
|  942 | ARMUR TO KADLOOR YELLAREDDY                                                                          | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2010                         | 02/2012                                            | N.A.                                              |                         390.56 |                            390.56 |                                             0    |                0    | N.A.                     |
|  943 | 4 LANNING OF MH-KNT BORDER SANGAREDDY SECTION OF NH-9                                                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2014                         | 09/2016                                            | 09/2016                                           |                        1266.6  |                           1266.6  |                                             0    |                0    | 0                        |
|  944 | YADGIRI-WARANGAL OF NH 202(NEW NH 163) UNDER NHDP-IV                                                 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2014                         | N.A.                                               | N.A.                                              |                        1123.17 |                           1123.17 |                                             0    |                0    | N.A.                     |
|  945 | FOUR LANING OF YADGIRI - WARANGAL                                                                    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2015                         | N.A.                                               | N.A.                                              |                        1423.96 |                           1423.96 |                                             0    |                0    | N.A.                     |
|  946 | YAN TO NIRMAL SEREHABILITATION AND UPGRADATION OF NH -222 FROM KM 615.00 TO 668.60 (KALCTION) TO TW  | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 12/2013                         | 03/2016                                            | 03/2016                                           |                         244.08 |                            244.08 |                                           114.72 |                0    | N.A.                     |
|  947 | REHABILITATION AND UPGRADATION OF NH -765 FROM KM 23.00 TO 108.00 (HYDERABAD TO DINDI SECTION) TO T  | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 01/2014                         | 03/2016                                            | 03/2016                                           |                         340    |                            340    |                                             0    |                0    | N.A.                     |
|  948 | REHABILITATION AND UPGRADATION OF NH -565 FROM KM 1.00 TO 86.057 (NAKREKAL TO NAGARJUNSAGAR DAM SECT | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 01/2014                         | 03/2016                                            | 03/2016                                           |                         270    |                            270    |                                            50.85 |                0    | N.A.                     |

| SN    | PROJECT                                                                                               | SECTOR                      | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 13   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | REPORTED CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|-------|-------------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|---------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
| 949   | CONSTRUCTION OF GODAVARI RIVER BRIDGE NEAR VENKATPURAM INCLUDING APPROACH ROAD ON NH- 202 UNDER LWE S | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 03/2011                         | 12/2015                                           | N.A.                                              | 218.31                         | 339.82                            | 282.02                                           | 55.66               | N.A.                     |
| 950   | REHABILITATION AND UPGRADATION OF NH -365 FROM KM 72.600 TO 121.00 (THANAMCHERLA TO JAMANDLAPALLY S   | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 12/2013                         | 03/2016                                           | 03/2016                                           | 177.18                         | 177.18                            | 116.28                                           | 0.00                | 0                        |
| 951   | REHABILITATION AND UPGRADATION OF NH -365 FROM KM 154.00 TO 187.00 (MANGALWARPET TO MALLAPLLY SECTIO  | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 12/2013                         | 03/2016                                           | 03/2016                                           | 158.65                         | 158.65                            | 103.55                                           | 0.00                | 0                        |
| 952   | REHABILITATION AND UPGRADATION OF NH-221 FROM KM 71/2 TO 121/0 (OF VIJAYAWADA- JAGDALPUR AP BORDER TO | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 10/2014                         | 12/2016                                           | 12/2016                                           | 244.30                         | 156.09                            | 61.17                                            | -36.11              | 0                        |
| 953   | EPC- CORRIDOR APPROACH WORKS - NH (O): WIDENING EXISTING 2 LANE TO 2 LANE WITH PAVED SHOULDERS IN KM  | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 03/2015                         | 01/2017                                           | 01/2017                                           | 153.21                         | 153.21                            | 0.00                                             | 0.00                | 0                        |
| 954   | REHABILITATION AND UPGRADATION OF NH-221 FROM KM 121/0 TO 165/00 (OF VIJAYAWADA- JAGDALPUR RUDRAMPUR  | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 10/2014                         | 02/2017                                           | 02/2017                                           | 295.47                         | 313.27                            | 12.80                                            | 6.02                | 0                        |
|       | TRIPURA                                                                                               |                             |                        |                                 |                                                   |                                                   |                                |                                   |                                                  |                     |                          |
| 955   | TRIPURA GAS BASED POWER PROJECT                                                                       | POWER                       | NEEPCO                 | 07/2009                         | 07/2013                                           | 01/2016                                           | 421.01                         | 1007.57                           | 985.52                                           | 139.32              | 30                       |
| 956   | AGARTALA SABROOM, NL, NEFR                                                                            | RAILWAYS                    | NFR                    | 04/2008                         | 03/2014                                           | 03/2018                                           | 813.34                         | 2876.00                           | 823.83                                           | 253.60              | 48                       |
| 957 # | CONSTRUCTION OF NL FROM KUMARGHAT-AGARTALA                                                            | RAILWAYS                    | NFR                    | 04/1999                         | 03/2007                                           | 03/2016                                           | 895.00                         | 1242.25                           | 1047.10                                          | 38.80               | 108                      |
| 958   | AGARTALA-AKHAURA NL                                                                                   | RAILWAYS                    | NFR                    | 04/2012                         | N.A.                                              | 03/2018                                           | 252.00                         | 886.65                            | 0.00                                             | 251.85              | N.A.                     |
| 959   | IMPROVEMENT/ WIDENING TO TWO LANING WITH PAVED SHOULDER OF UDAIPUR-SABROOM SECTION FROM KM 55.00 TO   | ROAD TRANSPORT AND HIGHWAYS | NHIDCL                 | 05/2014                         | 04/2017                                           | 04/2017                                           | 497.89                         | 497.89                            | 49.78                                            | 0.00                | 0                        |
| 960   | 2 LANING WITH PAVED SHOULDER OF AGARTALA-UDAIPUR SECTION OF NH-44 FROM KM 6.800 TO KM 55.00 IN THE S  | ROAD TRANSPORT AND HIGHWAYS | NHIDCL                 | 10/2014                         | 03/2018                                           | 03/2018                                           | 369.00                         | 369.00                            | 18.45                                            | 0.00                | 0                        |
| 961   | CONSTRUCTION AND MAINTEINANCE OF RURAL ROAD UNDER PMGSY PHASE VI                                      | STEEL                       | HSCL                   | 12/2007                         | 12/2016                                           | 12/2016                                           | 202.61                         | 227.00                            | 197.59                                           | 12.04               | 0                        |

| SN    | PROJECT                                                            | SECTOR                    | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 134   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | REPORTED CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|-------|--------------------------------------------------------------------|---------------------------|------------------------|---------------------------------|----------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
| 962   | CONSTRUCTION AND MAINTEINANCE OF RURAL ROAD UNDER PMGSY PHASE VIII | STEEL                     | HSCL                   | 10/2011                         | 12/2016                                            | 07/2017                                           | 175.49                         | 206.71                            | 125.65                                           | 17.79               | 7                        |
| 963   | CONSTRUCTION AND MAINTEINANCE OF RURAL ROAD UNDER PMGSY PHASE V    | STEEL                     | HSCL                   | 03/2007                         | 12/2015                                            | 03/2017                                           | 149.73                         | 175.94                            | 177.06                                           | 17.50               | 15                       |
| 963   | UTTAR PRADESH                                                      | UTTAR PRADESH             | UTTAR PRADESH          | UTTAR PRADESH                   | UTTAR PRADESH                                      | UTTAR PRADESH                                     | UTTAR PRADESH                  | UTTAR PRADESH                     | UTTAR PRADESH                                    | UTTAR PRADESH       | UTTAR PRADESH            |
| 964   | KHADIA EXPANSION OPENCAST PROJECT(4 TO 10 MTPA,6MTPA INCREMENTAL)  | COAL                      | NCL                    | 06/2011                         | 03/2018                                            | 03/2018                                           | 1131.28                        | 1131.28                           | 236.49                                           | 0.00                | 0                        |
| 965   | KRISHNASHILA (NCL) (4MTY)                                          | COAL                      | NCL                    | 06/2011                         | 03/2013                                            | 03/2016                                           | 789.88                         | 741.62                            | 511.06                                           | -6.11               | 36                       |
| 966   | AIIMS-RAEBARELI-HOUSING                                            | HEALTH AND FAMILY WELFARE | HSCC                   | 10/2013                         | 11/2013                                            | 06/2016                                           | 159.50                         | 159.50                            | 120.80                                           | 0.00                | 31                       |
| 967   | FGUTPP, UNCHAHAR STAGE-IV (1X500 MW)                               | POWER                     | NTPC                   | 07/2013                         | 12/2016                                            | 12/2016                                           | 3363.12                        | 3363.12                           | 1261.00                                          | 0.00                | 0                        |
| 968   | TANDA TPP STAGE-II (2X660 MW)                                      | POWER                     | NTPC                   | 09/2014                         | 03/2019                                            | 03/2019                                           | 9188.98                        | 9188.98                           | 1226.00                                          | 0.00                | 0                        |
| 969   | MUNPL-MEJA TPP - JV (2X660 MW)                                     | POWER                     | NTPC                   | 04/2012                         | 12/2016                                            | 09/2017                                           | 9750.89                        | 9750.89                           | 5079.75                                          | 0.00                | 9                        |
| 970   | DHUKWAN SMALL HYDRO PROJECT                                        | POWER                     | THDCIL                 | 05/2011                         | 02/2014                                            | 02/2018                                           | 195.42                         | 195.42                            | 62.56                                            | 0.00                | 48                       |
| 971   | AGRA-ETAWAH VIA FATEHABAD AND BAH (NL) NCR                         | RAILWAYS                  | NCR                    | 04/1999                         | 12/2009                                            | 06/2015                                           | 108.00                         | 432.72                            | 436.85                                           | 300.67              | 66                       |
| 972   | ETAWAH-MAINPURI (NL),NCR                                           | RAILWAYS                  | NCR                    | 04/1997                         | 12/2008                                            | 10/2015                                           | 120.00                         | 245.39                            | 249.33                                           | 104.49              | 82                       |
| 973   | GHAZIPUR - AUNRIHAR (40 KM)                                        | RAILWAYS                  | NER                    | 04/2014                         | N.A.                                               | N.A.                                              | 182.92                         | 197.73                            | 0.00                                             | 8.10                | N.A.                     |
| 974   | ANANDNAGAR GHUGHALI VIA MAHRAJGANJ UP                              | RAILWAYS                  | NER                    | 03/2013                         | N.A.                                               | N.A.                                              | 307.00                         | 307.00                            | 0.00                                             | 0.00                | N.A.                     |
| 975   | BHOJIPUR TANAKPUR VIA PILIBHIT                                     | RAILWAYS                  | NER                    | 03/2008                         | N.A.                                               | N.A.                                              | 195.64                         | 195.64                            | 94.11                                            | 0.00                | N.A.                     |
| 976   | AUNRIHAR MANDUADIH GAZIPUR VARANASI UP                             | RAILWAYS                  | NER                    | 03/2012                         | N.A.                                               | N.A.                                              | 199.75                         | 199.75                            | 76.08                                            | 0.00                | N.A.                     |
| 977   | KAPILVASTU-BASTI VIA BANSI SIDHARTHNAGAR BASTI NAUGARH UP          | RAILWAYS                  | NER                    | 03/2013                         | N.A.                                               | N.A.                                              | 643.00                         | 643.00                            | 0.00                                             | 0.00                | N.A.                     |
| 978 # | KANPUR KASGANJ MATHURA(GC) NER                                     | RAILWAYS                  | NER                    | 03/1997                         | N.A.                                               | 03/2018                                           | 677.97                         | 1651.54                           | 1621.40                                          | 143.60              | N.A.                     |
| 979   | MEERUT-MUZAFARNAGAR PATCH DL                                       | RAILWAYS                  | NR                     | 04/2012                         | N.A.                                               | N.A.                                              | 377.44                         | 377.44                            | 7.50                                             | 0.00                | N.A.                     |
| 980   | FAIZABAD-LALGANJ VIA AKBARGANJ, MAHARAJGANJ AND RAEBARELI          | RAILWAYS                  | NR                     | 04/2013                         | N.A.                                               | N.A.                                              | 654.00                         | 654.00                            | 0.00                                             | 0.00                | N.A.                     |
| 981   | UNCHAHAR-AMETHI                                                    | RAILWAYS                  | NR                     | 04/2012                         | N.A.                                               | N.A.                                              | 380.00                         | 380.00                            | 1.38                                             | 0.00                | N.A.                     |
| 982 # | UTRATIA-ZAFRABAD, NR (LINE DOUBLING)                               | RAILWAYS                  | NR                     | 04/2006                         | 03/2010                                            | 03/2017                                           | 325.00                         | 2434.00                           | 419.45                                           | 648.92              | 84                       |
| 983   | ELECTRIFICATION OF KHURJA- MEERUT-SAHARANPUR AND G'BAD- MEERUT     | RAILWAYS                  | RE                     | 02/2008                         | 03/2012                                            | 03/2016                                           | 171.10                         | 275.08                            | 141.55                                           | 60.77               | 48                       |
| 984 # | GONDA GORAKHPUR LOOP WITH ANAND NAGAR NAUTANWA GC (260 KM)         | RAILWAYS                  | WCR                    | 04/1997                         | N.A.                                               | N.A.                                              | 836.26                         | 1072.51                           | 0.00                                             | 28.25               | N.A.                     |

|   SN | PROJECT                                                                                           | SECTOR                               | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 135   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   REPORTED CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|---------------------------------------------------------------------------------------------------|--------------------------------------|------------------------|---------------------------------|----------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
|  985 | CONSTRUCTION OF RING ROAD FOR RAEBARELI CITY (PHASE -I) ON EASTERN SIDE OF NH 24B                 | ROAD TRANSPORT AND HIGHWAYS          | MORTH                  | 01/2014                         | 03/2016                                            | 03/2016                                           |                         282.41 |                            282.41 |                                            31.64 |                   0 | N.A.                     |
|  986 | WIDNG WITH PS AND STRNG FROM KM.0.00 TO 50.675 OF NH-730A EPC MODE                                | ROAD TRANSPORT AND HIGHWAYS          | MORTH                  | 05/2013                         | 08/2015                                            | 03/2016                                           |                         164.54 |                            164.54 |                                             0    |                   0 | N.A.                     |
|  987 | STRENGTHENING WITH PROVISION OF PAVED SHOULDER IN KM. 0.00 TO 46.470 OF NH-96(330) EPC MODE       | ROAD TRANSPORT AND HIGHWAYS          | MORTH                  | 10/2014                         | 10/2016                                            | 10/2016                                           |                         227.74 |                            227.74 |                                            87.3  |                   0 | 0                        |
|  988 | CONSTN FOR FOUR LANING OF BABATPUR-VARANASI SECTION OF NH-56 (231) KM 263.00 TO 280.25 (EPC MODE) | ROAD TRANSPORT AND HIGHWAYS          | MORTH                  | 03/2015                         | N.A.                                               | N.A.                                              |                         629.74 |                            629.74 |                                             0    |                   0 | N.A.                     |
|  989 | WIDENING ANDSTRENGTHENING FROM KM.505.00 TO 538.00 OF NH- 730 (EPC MODE)                          | ROAD TRANSPORT AND HIGHWAYS          | MORTH                  | 12/2014                         | N.A.                                               | N.A.                                              |                         207.88 |                            207.88 |                                             0    |                   0 | N.A.                     |
|  990 | WIDENING AND STRENGTHENING FROM KM.505.00 TO 538.00 OF NH- 730 (EPC MODE) 730 (EPC MODE)          | ROAD TRANSPORT AND HIGHWAYS HIGHWAYS | MORTH                  | 12/2014                         | N.A.                                               | N.A.                                              |                         207.88 |                            207.88 |                                             0    |                   0 | N.A.                     |
|  991 | 2 LANING WITH PS AGRA ALIGARH                                                                     | ROAD TRANSPORT AND HIGHWAYS          | NHAI                   | 10/2012                         | 10/2014                                            | N.A.                                              |                         250.5  |                            250.5  |                                             0    |                   0 | N.A.                     |
|  992 | 2 LANING WITH PS KANPUR KABRAI                                                                    | ROAD TRANSPORT AND HIGHWAYS          | NHAI                   | 01/2013                         | 07/2014                                            | N.A.                                              |                         373.47 |                            373.47 |                                           358.3  |                   0 | N.A.                     |
|  993 | LUCKNOW-RAIBAREILI                                                                                | ROAD TRANSPORT AND HIGHWAYS          | NHAI                   | 07/1999                         | 07/2012                                            | N.A.                                              |                         635.9  |                            635.9  |                                             0    |                   0 | N.A.                     |
|  994 | 2-LANING WITH PAVED SHOULDER OF RAEBARELI TO JAUNPUR                                              | ROAD TRANSPORT AND HIGHWAYS          | NHAI                   | 06/2014                         | 06/2016                                            | 06/2016                                           |                         569.38 |                            569.38 |                                           737.51 |                   0 | 0                        |
|  995 | FOUR LANING OF VARANASI BYPASS                                                                    | ROAD TRANSPORT AND HIGHWAYS          | NHAI                   | 05/2015                         | 05/2017                                            | 05/2017                                           |                         261.09 |                            261.09 |                                            31.17 |                   0 | 0                        |
|  996 | DEVELOPMENT OF SIX LANE EASTERN PERIPHERAL EXPRESSWAY ( PKG-VI)                                   | ROAD TRANSPORT AND HIGHWAYS          | NHAI                   | 09/2015                         | 03/2018                                            | 03/2018                                           |                         768.56 |                            768.56 |                                             0    |                   0 | 0                        |
|  997 | DEVELOPMENT OF SIX LANE EASTERN PERIPHERAL EXPRESSWAY ( PKG-V)                                    | ROAD TRANSPORT AND HIGHWAYS          | NHAI                   | 09/2015                         | 03/2018                                            | 03/2018                                           |                         664.53 |                            664.53 |                                             0    |                   0 | 0                        |
|  998 | DEVELOPMENT OF SIX LANE EASTERN PERIPHERAL EXPRESSWAY ( PKG-IV)                                   | ROAD TRANSPORT AND HIGHWAYS          | NHAI                   | 09/2015                         | 03/2018                                            | 03/2018                                           |                         789.31 |                            789.31 |                                             0    |                   0 | 0                        |
|  999 | DEVELOPMENT OF SIX LANE EASTERN PERIPHERAL EXPRESSWAY ( PKG-II)                                   | ROAD TRANSPORT AND HIGHWAYS          | NHAI                   | 09/2015                         | 03/2018                                            | 03/2018                                           |                         785.78 |                            785.78 |                                             0    |                   0 | 0                        |

| SN        | PROJECT                                                                                            | SECTOR                                    | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 136   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | REPORTED CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|-----------|----------------------------------------------------------------------------------------------------|-------------------------------------------|------------------------|---------------------------------|----------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
| 1000      | FOUR LANING OF SULTANPUR TO VARANASI (PKG-II)                                                      | ROAD TRANSPORT AND HIGHWAYS               | NHAI                   | 01/2016                         | 06/2018                                            | 06/2018                                           | 815.28                         | 815.28                            | 0.00                                             | 0.00                | 0                        |
| 1001      | FOUR LANING OF SULTANPUR TO VARANASI (PKG-I)                                                       | ROAD TRANSPORT AND HIGHWAYS               | NHAI                   | 01/2016                         | 06/2018                                            | 06/2018                                           | 1027.53                        | 1027.53                           | 0.00                                             | 0.00                | 0                        |
| 1002      | FOUR LANING OF GHAGHRA BRIDGE TO VARANASI (PKG-II)                                                 | ROAD TRANSPORT AND HIGHWAYS               | NHAI                   | 12/2015                         | 06/2018                                            | 06/2018                                           | 667.00                         | 667.00                            | 0.00                                             | 0.00                | 0                        |
| 1003      | FOUR LANING OF GHAGHRA BRIDGE TO VARANASI (PKG-III)                                                | ROAD TRANSPORT AND HIGHWAYS               | NHAI                   | 06/2016                         | 07/2018                                            | 07/2018                                           | 667.00                         | 667.00                            | 0.00                                             | 0.00                | 0                        |
| 1004      | 6 LANING OF AGRA - ETAWAH BYPASS                                                                   | ROAD TRANSPORT AND HIGHWAYS               | NHAI                   | 07/2015                         | N.A.                                               | N.A.                                              | 1657.20                        | 1657.20                           | 0.00                                             | 0.00                | N.A.                     |
| 1005      | ETAWAH CHAKERI                                                                                     | ROAD TRANSPORT AND HIGHWAYS               | NHAI                   | 03/2013                         | 09/2015                                            | 06/2016                                           | 1573.00                        | 1573.00                           | 1850.00                                          | 0.00                | 9                        |
| 1006 1006 | 2-LANING WITH PAVED SHOULDERS OF RAEBARELI BANDA SECTION OF OF RAEBARELI - BANDA SECTION OF NH-232 | ROAD TRANSPORT AND TRANSPORT AND HIGHWAYS | NHAI NHAI              | 04/2014 04/2014                 | 01/2016 01/2016                                    | 10/2016 10/2016                                   | 351 34 351.34                  | 351 34 351.34                     | 160 49 160.49                                    | 0 00 0.00           | 9 9                      |
| 1007      | 2-LANING WITH PAVED SHOULDERS OF TANDA -RAEBARELI                                                  | ROAD TRANSPORT AND HIGHWAYS               | NHAI                   | 04/2014                         | 01/2016                                            | 10/2016                                           | 495.78                         | 495.78                            | 239.48                                           | 0.00                | 9                        |
| 1008      | 2-LANING WITH PS SITARGANJ BAREILY SECTION                                                         | ROAD TRANSPORT AND HIGHWAYS               | NHAI                   | 06/2014                         | 01/2016                                            | 12/2016                                           | 301.04                         | 301.04                            | 39.38                                            | 0.00                | 11                       |
| 1009      | 2 LANING WITH PAVED SHOULDER OF SITARGANJ - TANAKUR SECTION OF NH-125                              | ROAD TRANSPORT AND HIGHWAYS               | NHAI                   | 09/2015                         | 09/2016                                            | 09/2017                                           | 368.73                         | 368.73                            | 70.23                                            | 0.00                | 12                       |
| 1010      | 4-LANING OF GHAGHRA BRIDGE TO VARANSI ( PACKAGE -I)                                                | ROAD TRANSPORT AND HIGHWAYS               | NHAI                   | 12/2015                         | 06/2016                                            | 06/2018                                           | 611.65                         | 611.65                            | 0.00                                             | 0.00                | 24                       |
| 1011      | GHAZIABAD-ALIGARH NH-91                                                                            | ROAD TRANSPORT AND HIGHWAYS               | NHAI                   | 02/2011                         | 08/2013                                            | 04/2016                                           | 1141.00                        | 1141.00                           | 1948.67                                          | 0.00                | 32                       |
| 1012      | 2-LANING WITH PS RAIBAREILI TO ALLAHABAD                                                           | ROAD TRANSPORT AND HIGHWAYS               | NHAI                   | 07/2012                         | 01/2014                                            | 09/2016                                           | 291.36                         | 291.36                            | 320.46                                           | 0.00                | 32                       |
| 1013      | MURADABAD-BAREILY                                                                                  | ROAD TRANSPORT AND HIGHWAYS               | NHAI                   | 04/2010                         | 06/2013                                            | 06/2016                                           | 1267.00                        | 1267.00                           | 2187.71                                          | 0.00                | 36                       |
| 1014      | BAREILY-SITAPUR (NH-24)                                                                            | ROAD TRANSPORT AND HIGHWAYS               | NHAI                   | 03/2011                         | 09/2013                                            | 12/2016                                           | 1046.00                        | 1046.00                           | 533.13                                           | 0.00                | 39                       |
| 1015      | GANGA BRIDGE TO RAMDEVI CROSSING PH.II NH-25, KM.75-80.06                                          | ROAD TRANSPORT AND HIGHWAYS               | NHAI                   | 12/2003                         | 09/2008                                            | 06/2016                                           | 155.00                         | 201.66                            | 244.34                                           | 30.10               | 93                       |

| SN   | PROJECT                                                                                              | SECTOR                               | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 137   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | REPORTED CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|------|------------------------------------------------------------------------------------------------------|--------------------------------------|------------------------|---------------------------------|----------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
| 1016 | AGRA-BYPASS(NS-1/UP-1), NH-2,3                                                                       | ROAD TRANSPORT AND HIGHWAYS          | NHAI                   | 12/2003                         | 09/2007                                            | 06/2016                                           | 348.16                         | 348.16                            | 362.77                                           | 0.00                | 105                      |
| 1017 | BAHRAICH BYPASS TO RUPAIDHA SECTION NH-28C IN UTTAR PRADESH KM 99 TO150                              | ROAD TRANSPORT AND HIGHWAYS          | NHDP                   | 01/2014                         | 10/2016                                            | 10/2016                                           | 397.04                         | 397.04                            | 0.00                                             | 0.00                | 0                        |
| 1018 | JUNCTION WITH MDR-13 NEAR JARWAL TO BAHRAICH SECTION OF NH-28C IN UTTAR PRADESH KM 43 TO 93          | ROAD TRANSPORT AND HIGHWAYS          | NHDP                   | 10/2013                         | 10/2016                                            | 10/2016                                           | 283.45                         | 283.45                            | 0.00                                             | 0.00                | 0                        |
| 1019 | RUDHAULI TO GHAGRA BRIDGE SECTION OF NH-233 IN UTTAR PRADESH KM 65/870 TO 122/270                    | ROAD TRANSPORT AND HIGHWAYS          | NHDP                   | 10/2013                         | 03/2017                                            | 03/2017                                           | 445.89                         | 445.89                            | 0.00                                             | 0.00                | 0                        |
| 1020 | BARABANKI TO JUNCTION WITH MDR 13 NEAR JARWAL SECTION OF NH- 28C IN UTTAR PRADESH KM 0 TO 43         | ROAD TRANSPORT AND HIGHWAYS          | NHDP                   | 10/2013                         | 03/2017                                            | 03/2017                                           | 317.76                         | 317.76                            | 140.88                                           | 0.00                | 0                        |
| 1021 | SONOULI TO GORAKHPUR SECTION OF NH-29E IN UTTAR PRADESH KM 0/0 TO 80/0 0/0 TO 80/0                   | ROAD TRANSPORT AND HIGHWAYS HIGHWAYS | NHDP                   | 10/2013                         | 03/2017                                            | 03/2017                                           | 493.94                         | 493.94                            | 0.00                                             | 0.00                | 0                        |
| 1022 | ALLAHABAD TO UP/MP BORDER SECTION OF NH-27 IN UTTAR PRADESH                                          | ROAD TRANSPORT AND HIGHWAYS          | NHDP                   | 06/2015                         | 03/2018                                            | 03/2018                                           | 774.57                         | 774.57                            | 0.00                                             | 0.00                | 0                        |
| 1023 | 2-LANING OF LALPUL-MANMAO- CHANGLANG ROAD(NH-52B) (NEW NH NO.215)FROM KM 0.00 TO KM 68.30INTHE STATE | ROAD TRANSPORT AND HIGHWAYS          | PWD                    | 11/2010                         | 03/2017                                            | 03/2017                                           | 305.49                         | 305.49                            | 122.11                                           | 0.00                | 0                        |
|      | UTTARAKHAND                                                                                          |                                      |                        |                                 |                                                    |                                                   |                                |                                   |                                                  |                     |                          |
| 1024 | LATA-TAPOVAN HYDRO ELECTRIC POWER PROJECT 3X57MW                                                     | POWER                                | NTPC                   | 07/2012                         | 08/2017                                            | 08/2017                                           | 1527.00                        | 1527.00                           | 143.00                                           | 0.00                | 0                        |
| 1025 | TAPOVAN-VISHNUGAD HEP (4X130MW)                                                                      | POWER                                | NTPC                   | 11/2006                         | 03/2013                                            | 06/2019                                           | 2978.48                        | 3846.30                           | 2788.00                                          | 29.14               | 75                       |
| 1026 | TEHRI PUMPED STORAGE PLANT(1000MW)                                                                   | POWER                                | THDCIL                 | 07/2006                         | 02/2016                                            | 09/2019                                           | 1657.00                        | 2978.86                           | 1706.73                                          | 79.77               | 43                       |
| 1027 | VISHNUGAD PIPALKOTI HYDRO ELECTRIC PROJECT                                                           | POWER                                | THDCIL                 | 08/2008                         | 06/2013                                            | 12/2019                                           | 2491.58                        | 2491.58                           | 824.04                                           | 0.00                | 78                       |
| 1028 | HARIDWAR-LAKSAR                                                                                      | RAILWAYS                             | NR                     | 04/2012                         | N.A.                                               | N.A.                                              | 219.83                         | 329.97                            | 2.38                                             | 50.10               | N.A.                     |
| 1029 | HARIDWAR DEHRADUN APPROVED LENGTH 69                                                                 | ROAD TRANSPORT AND HIGHWAYS          | NHAI                   | 11/2011                         | 10/2013                                            | 09/2016                                           | 478.51                         | 478.00                            | 277.41                                           | -0.11               | 35                       |
|      | WEST BENGAL                                                                                          |                                      |                        |                                 |                                                    |                                                   |                                |                                   |                                                  |                     |                          |
| 1030 | JHANJRA COMBINED PR(3.50 MTY)                                                                        | COAL                                 | ECL                    | 11/2015                         | 03/2022                                            | 03/2022                                           | 602.86                         | 602.86                            | 188.76                                           | 0.00                | 0                        |
| 1031 | SONEPUR BAZARI (COMB) OCP (8.0 MTY)                                                                  | COAL                                 | ECL                    | 08/2012                         | 03/2018                                            | 07/2018                                           | 1055.05                        | 1055.05                           | 225.81                                           | 0.00                | 4                        |
| 1032 | CONSTRUCTION OF HOSPITAL BLOCK, IIT, KHARAGPUR                                                       | HEALTH AND FAMILY WELFARE            | HSCC                   | 12/2014                         | 05/2017                                            | 05/2017                                           | 168.90                         | 168.90                            | 3.63                                             | 0.00                | 0                        |

|   SN | PROJECT                                                                                             | SECTOR    | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 138   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   REPORTED CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|-----------------------------------------------------------------------------------------------------|-----------|------------------------|---------------------------------|----------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
| 1033 | DISTILLATE YIELD IMPROVEMENT PROJECT (COKER) AT HALDIA REFINERY                                     | PETROLEUM | IOCL                   | 03/2014                         | 09/2017                                            | 12/2017                                           |                        3076    |                           3076    |                                           284.19 |                0    | 3                        |
| 1034 | RAGHUNATHPUR THERMAL POWER STATION PHASE-I                                                          | POWER     | DVC                    | 04/2007                         | 02/2011                                            | 03/2016                                           |                        4122    |                           9606.82 |                                          8357.23 |              133.06 | 61                       |
| 1035 | TEESTA LOW DAM HEP, STAGE-IV (4X40 MW) (NHPC)                                                       | POWER     | NHPC                   | 09/2005                         | 09/2009                                            | 09/2016                                           |                        1061.38 |                           2193.08 |                                          2011.96 |              106.63 | 84                       |
| 1036 | RAMMAM-III HEPP (3X40 MW)                                                                           | POWER     | NTPC                   | 09/2014                         | 09/2019                                            | 09/2019                                           |                        1381.84 |                           1381.84 |                                           174    |                0    | 0                        |
| 1037 | TRANSMISSION SYSTEM FOR DEVELOPMENT OF POOLING STN. IN NR PART OF WEST BENGAL AND TRANSFER OF POWER | POWER     | PGCIL                  | 04/2010                         | 01/2015                                            | 03/2017                                           |                        4404.57 |                           4404.57 |                                          2556.75 |                0    | 26                       |
| 1038 | DAKSHIN-BARASAL- LAKSHMIKANTAPUR                                                                    | RAILWAYS  | ER                     | 04/2009                         | 12/2011                                            | N.A.                                              |                         533.38 |                            533.38 |                                           114.38 |                0    | N.A.                     |
| 1039 | BARDHAMAN-KATWA (GC)                                                                                | RAILWAYS  | ER                     | 04/2007                         | 12/2010                                            | N.A.                                              |                        1106.62 |                           1106.62 |                                           244.99 |                0    | N.A.                     |
| 1040 | PANDABESWAR-CHINPAI DOUBLING (ER)                                                                   | RAILWAYS  | ER                     | 04/2004                         | 12/2010                                            | N.A.                                              |                         293.74 |                            293.74 |                                           140.08 |                0    | N.A.                     |
| 1041 | TARAKESWAR - BISHNUPUR NEW BG LINE (NL), ER                                                         | RAILWAYS  | ER                     | 04/2000                         | N.A.                                               | N.A.                                              |                        1188.91 |                           1188.91 |                                           687.63 |                0    | N.A.                     |
| 1042 | BAZAR SAU -AZIMGANJ JN. DOUBLING                                                                    | RAILWAYS  | ER                     | 04/2012                         | N.A.                                               | N.A.                                              |                         255.64 |                            255.64 |                                             0    |                0    | N.A.                     |
| 1043 | GHUTIASHARIF-CANNING (ER)                                                                           | RAILWAYS  | ER                     | 04/2009                         | 12/2011                                            | 11/2013                                           |                         611.03 |                            611.03 |                                           140.48 |                0    | 23                       |
| 1044 | BANDEL-NAIHATI NEW RAIL BRIDGE IN REPLACEMENT OF JUBILEE BRIDGE NO.8 (ER)                           | RAILWAYS  | ER                     | 04/1999                         | 12/2012                                            | 09/2015                                           |                         207.52 |                            207.52 |                                           223.44 |                0    | 33                       |
| 1045 | TOLLYGANJ-GARIA WITH EXTENSION TO DUM DUM-NOAPARA AND NOAPARA-NSCB AIRPORT(MTP)                     | RAILWAYS  | MRTP                   | 03/2000                         | 12/2006                                            | N.A.                                              |                        1049.69 |                           3404.92 |                                          3551.53 |              224.37 | N.A.                     |
| 1046 | CIRCULAR RAILWAY INCLUDING REMOUNT ROAD TO SANTOSHPUR                                               | RAILWAYS  | MRTP                   | 04/2009                         | N.A.                                               | N.A.                                              |                         573.78 |                            573.78 |                                           166.89 |                0    | N.A.                     |
| 1047 | EAST WEST METRO CORRIDOR FROM HOWRAH MAIDAN TO SALT LAKE                                            | RAILWAYS  | MRTP                   | 03/2013                         | 03/2016                                            | 06/2018                                           |                        4874.58 |                           4874.58 |                                          1911.65 |                0    | 27                       |
| 1048 | NEW COOCHBEHAR TO SAMUKTALA                                                                         | RAILWAYS  | NFR                    | 04/2011                         | N.A.                                               | 03/2018                                           |                         209.77 |                            441.45 |                                            85.78 |              110.44 | N.A.                     |
| 1049 | NEW COOCHBEHAR-GUMANIHAT PATCH DOUBLING PROJECT                                                     | RAILWAYS  | NFR                    | 04/2012                         | N.A.                                               | 03/2018                                           |                         283.55 |                            288.81 |                                            11.74 |                1.86 | N.A.                     |
| 1050 | NEW BG RLY LINE FROM EKLAKHI- BALURGHAT INCLUDING GAZOLE- ITAHAR(NL),NEFR                           | RAILWAYS  | NFR                    | 04/1983                         | N.A.                                               | 03/2019                                           |                          36.8  |                           1336.57 |                                           255.55 |             3531.98 | N.A.                     |
| 1051 | NEW BG LINE FROM KALIYAGANJ TO BUNIADPUR                                                            | RAILWAYS  | NFR                    | 04/2010                         | N.A.                                               | 03/2019                                           |                         221.42 |                            563.13 |                                            22.39 |              154.33 | N.A.                     |
| 1052 | NEW WORK FOR CONSTRUCTION OF METRO RAILWAY FROM BARANAGAR TO BARRACKPORE AND DAKSHINESHWAR (MTP)    | RAILWAYS  | RVNL                   | 04/2010                         | 03/2014                                            | N.A.                                              |                        2298.42 |                           1655.68 |                                            38.46 |              -27.96 | N.A.                     |

|   SN | PROJECT                                                                                      | SECTOR                      | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 139   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) | REPORTED CUMULATIVE EXPENDITURE (Rs. In crore)   |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|----------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|----------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
| 1053 | NEW WORK FOR CONSTRUCTION OF METRO RAILWAY FROM NOAPARA- BARASAI VIA BIMANBANDER (MTP)       | RAILWAYS                    | RVNL                   | 04/2010                         | 03/2016                                            | 06/2016                                           |                        2397.72 |                           2397.72 | 204.56                                           |                0    | 3                        |
| 1054 | NEW WORK FOR CONSTRUCTION OF METRO RAILWAY FROM JOKA TO BINOY BADAL DINESH BAGH.             | RAILWAYS                    | RVNL                   | 04/2010                         | 03/2016                                            | 12/2018                                           |                        2913.51 |                           2095.2  | 619.56                                           |              -28.09 | 33                       |
| 1055 | NEW WORK FOR CONSTRUCTION OF METRO RAILWAY FROM NSCB AIRPORT TO NEW GARIA VIA RAJARHAT (MTP) | RAILWAYS                    | RVNL                   | 04/2010                         | 03/2016                                            | 12/2020                                           |                        3951.98 |                           3161.58 | 878.29                                           |              -20    | 57                       |
| 1056 | HOWRAH-AMTA-CHAMPADANGA NL (SER)                                                             | RAILWAYS                    | SER                    | 04/1974                         | 03/2007                                            | N.A.                                              |                         393.46 |                            154.46 |                                                  |              -60.74 | N.A.                     |
| 1057 | MM FROM PANSKURA-GHATAL NL                                                                   | RAILWAYS                    | SER                    | 04/2011                         | 01/1999                                            | N.A.                                              |                         276.69 |                            426    | 0.00                                             |               53.96 | N.A.                     |
| 1058 | BOWAICHANDI-ARAMBAGH                                                                         | RAILWAYS                    | SER                    | 04/2010                         | N.A.                                               | N.A.                                              |                         267.37 |                            434    | 35.90                                            |               62.32 | N.A.                     |
| 1059 | BHADUTOLA-JHARGRAM VIA LALGARH (NL)                                                          | RAILWAYS                    | SER                    | 04/2011                         | N.A.                                               | N.A.                                              |                         289.64 |                            760    | 0.09                                             |              162.39 | N.A.                     |
| 1060 | TAMLUK-BASULYA-SUTAHATA DOUBLING                                                             | RAILWAYS                    | SER                    | 04/2010                         | 06/2013                                            | 01/2015                                           |                         171.02 |                            171    | 166.84                                           |               -0.01 | 19                       |
| 1061 | TAMLUK DIGHA,LINE DOUBLING (SER)                                                             | RAILWAYS                    | SER                    | 03/1984                         | 06/2005                                            | 12/2019                                           |                         293.97 |                           1428    | 466.36                                           |              385.76 | 174                      |
| 1062 | BANKURA - DAMODAR (GC) (SER)                                                                 | RAILWAYS                    | SER                    | 03/1998                         | 03/2005                                            | 12/2019                                           |                         111.9  |                           2371.85 | 486.25                                           |             2019.62 | 177                      |
| 1063 | CONSTRUCTION OF ISLAMPUR BY PASS                                                             | ROAD TRANSPORT AND HIGHWAYS | DORTH                  | 10/2015                         | N.A.                                               | N.A.                                              |                         361.15 |                            361.15 | 0.00                                             |                0    | N.A.                     |

|   SN | PROJECT                                                                                              | SECTOR                           | IMPLEMEN TING AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year) 140   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   REPORTED CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|------------------------------------------------------------------------------------------------------|----------------------------------|------------------------|---------------------------------|----------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|--------------------------------------------------|---------------------|--------------------------|
| 1064 | REHABILITATION AND UPGRADING TO 2 LANES/2 LANE WITH PAVED SHOULDERS CONFIGURATION OF BANKUARA- PURUL | ROAD TRANSPORT AND HIGHWAYS      | MORTH                  | 01/1991                         | 03/2018                                            | 03/2018                                           |                         322    |                            322    |                                             0    |                   0 | 0                        |
| 1065 | SILIGURI TO ISLAMPUR (WB-7)                                                                          | ROAD TRANSPORT AND HIGHWAYS      | NHAI                   | 12/2003                         | 07/2008                                            | N.A.                                              |                         225    |                            225    |                                             0    |                   0 | N.A.                     |
| 1066 | 4 LANING OF NH-31D FROM GHOSHPUKUR - SALSALABARI ( KM 0.00 TO KM . 83.785)                           | ROAD TRANSPORT AND HIGHWAYS      | NHAI                   | 12/2015                         | 06/2018                                            | 06/2018                                           |                        1083    |                           1083    |                                             0    |                   0 | 0                        |
| 1067 | SIX-LANING OF BARWA ADDA- PANAGARH                                                                   | ROAD TRANSPORT AND HIGHWAYS      | NHAI                   | 04/2014                         | N.A.                                               | N.A.                                              |                        1665    |                           1665    |                                             0    |                   0 | N.A.                     |
| 1068 | 6-LANING OF DHANKUNI- KHARAGPUR SECTION                                                              | ROAD TRANSPORT AND HIGHWAYS      | NHAI                   | 04/2012                         | 09/2014                                            | 05/2016                                           |                        1396.18 |                           1396.18 |                                          2310.32 |                   0 | 20                       |
| 1069 | KRISHNANAGAR-BERHAMPUR                                                                               | ROAD TRANSPORT AND HIGHWAYS      | NHAI                   | 02/2012                         | 07/2014                                            | 02/2017                                           |                         702.16 |                            702.16 |                                           391.77 |                   0 | 31                       |
| 1070 | BARSAT-KRISHNANAGAR                                                                                  | ROAD ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 08/2012                         | 02/2015                                            | 12/2017                                           |                         867    |                            867    |                                           278.17 |                   0 | 34                       |
| 1071 | 4-LANING OF FARAKA-RAIGANJ                                                                           | ROAD TRANSPORT AND HIGHWAYS      | NHAI                   | 02/2011                         | 08/2013                                            | 08/2016                                           |                        1078.84 |                           1078.84 |                                          1876.89 |                   0 | 36                       |
| 1072 | 4-LANING OF RAIGANJ-DALKOLA                                                                          | ROAD TRANSPORT AND HIGHWAYS      | NHAI                   | 02/2011                         | 08/2013                                            | 05/2017                                           |                         580.43 |                            580.43 |                                           226.67 |                   0 | 45                       |
| 1073 | 4-LANING OF BRAHAMPORE-FARAKA                                                                        | ROAD TRANSPORT AND HIGHWAYS      | NHAI                   | 02/2011                         | 08/2013                                            | 07/2017                                           |                         998.79 |                            998.79 |                                          1674.79 |                   0 | 47                       |
| 1074 | CONSTRUCTION OF WORKSHOPS AND BUILDINGS FOR 24 NOS NEW INDUSTRIAL TRAINING INSTITUTES(ITI) IN DIFFER | STEEL                            | HSCL                   | 08/2012                         | 03/2016                                            | 03/2016                                           |                         185.37 |                            185.37 |                                             0    |                   0 | 0                        |
| 1075 | CONSTRUCTION OF PERMANENT CAMPUS OF IISER KOLKATA AT HARINGHANTA KALYANI NADIA                       | URBAN DEVELOPMENT                | CPWD                   | 02/2014                         | 09/2015                                            | 04/2017                                           |                         156.57 |                            156.57 |                                            41.86 |                   0 | 19                       |
| 1076 | ACADEMIC CUM RESIDENTIAL CAMPUS AT HARINGHANTA KALYANI WB FOR IISER KOLKATA                          | URBAN DEVELOPMENT                | CPWD                   | 01/2009                         | 06/2012                                            | 05/2016                                           |                         225.81 |                            225.81 |                                           143.72 |                   0 | 47                       |

#  Information / data in respect of Ministry of Railways projects except those marked '# ' is as on 01.01.2015. The Ministry of Raiways has resumed data updation of 20 projects from February 2016 (reporting month is December 2015) which have been identified by them for monitoring on OCMS.

^  Cost Overrun = [(Anticipated - Original Cost.)/Original Cost] *100

$ Time overrun = Anticipated Date of Commissioning minus Original Date of Commissioning

## STATEMENT REFERRED TO IN REPLY TO PART (a) OF LOK SABHA STARRED QUESTION NO 1806  DUE FOR ANSWER ON  27.07.2016

## STATE-WISE DETAILS OF  CENTRAL SECTOR INFRASTRUCTURE  PROJECTS COSTING Rs. 150 CRORE AND ABOVE  (as on 01.06.2016)

| SN                | PROJECT                                                                                              | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|-------------------|------------------------------------------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
| ANDAMAN & NICOBAR | ISLANDS                                                                                              | ISLANDS                      | ISLANDS                | ISLANDS                         | ISLANDS                                        | ISLANDS                                           | ISLANDS                        | ISLANDS                           | ISLANDS                                 | ISLANDS             | ISLANDS                  |
| 1                 | CONSTRUCTION OF NEW INTEGRATED TERMINAL BUILDING AT VSI AIRPORT, PORTBLAIR                           | CIVIL AVIATION               | AAI                    | 10/2013                         | 09/2018                                        | 09/2018                                           | 314.61                         | 314.61                            | 17.82                                   | 0.00                | 0                        |
|                   | ANDHRA PRADESH                                                                                       | ANDHRA PRADESH               | ANDHRA PRADESH         | ANDHRA PRADESH                  | ANDHRA PRADESH                                 | ANDHRA PRADESH                                    | ANDHRA PRADESH                 | ANDHRA PRADESH                    | ANDHRA PRADESH                          | ANDHRA PRADESH      | ANDHRA PRADESH           |
| 2                 | CHINCHINNADA KAKINADA JUNCTION POINT PIPE LINE                                                       | PETROLEU M                   | GAIL                   | 07/2014                         | 01/2017                                        | 06/2016                                           | 419.04                         | 419.04                            | 360.00                                  | 0.00                | -7                       |
| 3                 | TRANSMISSION SYSTEM FOR CONNECTIVITY FOR NCC POWER PROJECTS LTD.                                     | POWER                        | PGCIL                  | 08/2014                         | 02/2017                                        | 02/2017                                           | 188.75                         | 188.75                            | 0.00                                    | 0.00                | 0                        |
| 4                 | SUBSTATION WORKS ASSOCIATED WITH HYDERABAD (MAHESHWARAM) POOLING STATION                             | POWER                        | PGCIL                  | 03/2015                         | 03/2018                                        | 03/2018                                           | 550.06                         | 550.06                            | 29.30                                   | 0.00                | 0                        |
| 5                 | REMOVAL OF CONSTRAINTS IN 400KV BAYS EXTENSIONS AT 400KV VEMAGIRI SS                                 | POWER                        | PGCIL                  | 01/2016                         | 07/2018                                        | 07/2018                                           | 207.88                         | 207.88                            | 0.00                                    | 0.00                | 0                        |
| 6                 | TRANSMISSION SYSTEM FOR ULTRA MEGA SOLAR PARK IN ANANTPUR DISTRICT, ANDHRA PRADESH- PART A (PHASE-I) | POWER                        | PGCIL                  | 05/2015                         | 05/2016                                        | 06/2016                                           | 312.94                         | 312.94                            | 51.00                                   | 0.00                | 1                        |
| 7                 | COMMON SYSTEM ASSOCIATED WITH ISGS PROJECTS IN VEMAGIRI AREA OF ANDHRA PRADESH PART-A1               | POWER                        | PGCIL                  | 03/2012                         | 06/2014                                        | N.A.                                              | 206.44                         | 206.44                            | 43.97                                   | 0.00                | N.A.                     |
| 8                 | VIJAYWADA-GUDUGOLANU-BHIMAVARAM- NARSAPUR DL (221 KM)                                                | RAILWAYS                     | RVNL                   | 03/2012                         | N.A.                                           | 03/2020                                           | 1503.71                        | 1503.71                           | 138.60                                  | 0.00                | N.A.                     |
| 9                 | NANDYAL-YERRAGUNTLA(NL),SCR                                                                          | RAILWAYS                     | SCR                    | 03/1996                         | 02/2009                                        | N.A.                                              | 155.74                         | 883.00                            | 0.00                                    | 466.97              | N.A.                     |
| 10                | OBULAVARIPALLE- KRISHNAPATNAM(RVNL)                                                                  | RAILWAYS                     | RVNL                   | 07/2006                         | 03/2008                                        | N.A.                                              | 743.00                         | 732.81                            | 0.00                                    | -1.37               | N.A.                     |
| 11                | RAICHUR-GUNTAKAL(DL)(SCR)                                                                            | RAILWAYS                     | RVNL                   | 04/2003                         | 12/2007                                        | N.A.                                              | 136.62                         | 360.00                            | 0.00                                    | 163.50              | N.A.                     |
| 12                | KOTLPALLI-NARASAPUR (NL) (SCR)                                                                       | RAILWAYS                     | SCR                    | 12/2001                         | N.A.                                           | N.A.                                              | 330.00                         | 1047.00                           | 0.03                                    | 217.27              | N.A.                     |
| 13                | GUDUR-DURGARAJAPATNAM                                                                                | RAILWAYS                     | SCR                    | 04/2011                         | N.A.                                           | N.A.                                              | 283.54                         | 283.54                            | 0.16                                    | 0.00                | N.A.                     |
| 14                | CUMBUM-PRODDATUR                                                                                     | RAILWAYS                     | SCR                    | 04/2013                         | N.A.                                           | N.A.                                              | 829.00                         | 829.00                            | 0.00                                    | 0.00                | N.A.                     |
| 15                | NADIKUDE-SRI KALAHASTI                                                                               | RAILWAYS                     | SCR                    | 04/2011                         | N.A.                                           | N.A.                                              | 1313.48                        | 1313.48                           | 0.64                                    | 0.00                | N.A.                     |
| 16                | REHABILITATION AND UPGRADATION OF NH -67 FROM KM 589/0 TO 641/0 (MYDUKUR TO DORNALA T-JUNCTION )     | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 02/2015                         | 02/2017                                        | 02/2017                                           | 241.61                         | 241.61                            | 46.68                                   | 0.00                | 0                        |
| 17                | REHABILITATION AND UPGRADATION OF NH-67 FROM KM 695.000 TO KM 741.950 (ATMAKUR NELLORE SECTION) IN   | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 11/2014                         | 02/2017                                        | 02/2017                                           | 297.78                         | 330.00                            | 0.00                                    | 10.82               | 0                        |

142

|   SN | PROJECT                                                                                               | SECTOR                         | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) |   TIME OVERRUN$ (MONTHS) |
|------|-------------------------------------------------------------------------------------------------------|--------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
|   18 | FOUR LANING OF 5.122 KM OF NH9 ( NEW NH 65) FROM KM 269.900 ( DESIGN CH0.0 TO KM 275-622( DESIGN C    | ) ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 07/2015                         | 12/2015                                        | 12/2016                                           |                         333.21 |                            333.21 |                                    0    |                   0 |                       12 |
|   19 | FOUR LANING OF 5.122 KM OF NH9( NEW NH 65) FROM KM 269.900( DESIGN CH0.0 )                            | ROAD TRANSPOR T AND HIGHWAYS   | PWD                    | 07/2015                         | 12/2015                                        | 12/2016                                           |                         333.21 |                            333.21 |                                    0    |                   0 |                       12 |
|   20 | REHABILITATION AND UPGRADATION OF NH-167 FROM KM 70                                                   | ROAD TRANSPOR T AND HIGHWAYS   | PWD                    | 02/2015                         | 04/2015                                        | 05/2016                                           |                         224.83 |                            224.83 |                                    0    |                   0 |                       13 |
|   21 | REHABILITATION AND UPGRADATION OF NH-42 FROM KM 4 to350 TO KM 75 to 600 TO TWO LANE WITH PAVE SOLDOU  | ROAD TRANSPOR T AND HIGHWAYS   | PWD                    | 03/2015                         | 09/2015                                        | 08/2017                                           |                         309.01 |                            309.01 |                                   61.94 |                   0 |                       23 |
|   22 | REHABILITATION AND UPGRADATION OF NH-565 FROM KM.198/694 TO 294/0 (MARKAPURAM TO VAGGAMPALLE SECTION  | ROAD TRANSPOR T AND HIGHWAYS   | PWD                    | 02/2014                         | 06/2014                                        | 06/2016                                           |                         417.61 |                            417.61 |                                    0    |                   0 |                       24 |
|   23 | REHABILITATION AND UPGRADATION OF NH-565 FROM KM 294.00 TO 361.327 (VAGGAMPALLE- DORNALA T-JUNCTION)  | ROAD TRANSPOR T AND HIGHWAYS   | PWD                    | 02/2014                         | 07/2014                                        | 07/2016                                           |                         258.99 |                            258.99 |                                   16.54 |                   0 |                       24 |
|   24 | REHABILITATION AND UPGRADATION OF EXISTING NH-565 FROM KM.86.057 TO 133.922 OF NAGARJUNASAGAR DAM T   | ROAD TRANSPOR T AND HIGHWAYS   | PWD                    | 01/2014                         | 11/2014                                        | 11/2016                                           |                         195.45 |                            195.45 |                                    0    |                   0 |                       24 |
|   25 | REHABILITATION AND UPGRADATION OF EXISTING NH-565 OF FROM KM.154.900 TO 198.694 OF DAVULAPALLY TO     | ROAD TRANSPOR T AND HIGHWAYS   | PWD                    | 02/2014                         | 11/2014                                        | 11/2016                                           |                         170.21 |                            170.21 |                                    5.65 |                   0 |                       24 |
|   26 | REHABILITATION UPGRADATION OF NH- 67 FROM KM 641.000 TO KM 695.000 (DORNALA T JUNCTION TO ATMAKUR SEC | ROAD TRANSPOR T AND HIGHWAYS   | PWD                    | 07/2014                         | 02/2015                                        | 02/2017                                           |                         251.55 |                            251.55 |                                   38.13 |                   0 |                       24 |
|   27 | REHABILITATION AND UPGRADATION OF EXISTING NH-167 FROM KM 70/000 TO KM 125-150                        | ROAD TRANSPOR T AND HIGHWAYS   | PWD                    | 02/2015                         | 05/2015                                        | 05/2017                                           |                         224.83 |                            224.83 |                                    0    |                   0 |                       24 |

143

|   SN | PROJECT                                                                                              | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|------------------------------------------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
|   28 | REHABILITATION AND UPGRADATION OF NH-219 FROM KM 58-600 TO KM 140-750 IN THE STATE OF ANDHRA PRADES  | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 03/2015                         | 10/2015                                        | 10/2017                                           |                         271.45 |                            271.45 |                                    0    |                0    | 24                       |
|   29 | SIX LANNING OF NELLORE- CHILKALURIPET KM.1182.802 TO KM.1366.547                                     | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 11/2011                         | 05/2014                                        | 06/2016                                           |                        1535    |                           1535    |                                 2774.72 |                0    | 25                       |
|   30 | CUDDAPAH-MYDUKUR-KURNOOL KM- 167.750-356.502 KM                                                      | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 11/2010                         | 05/2013                                        | 08/2016                                           |                        1585    |                           1585    |                                 1966.41 |                0    | 39                       |
|   31 | TIRUPATI - TIRUTHANI - CHENNAI                                                                       | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 04/2011                         | 10/2013                                        | 12/2017                                           |                         571    |                            571    |                                  622.9  |                0    | 50                       |
|   32 | FOUR LANING OF 5.122 KM OF NH 9 (NEW NH 65) FROM KM 269/900 (DESIGN CH. 0/0) TO KM 275/022 (DESIGN C | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 10/2015                         | 11/2015                                        | N.A.                                              |                         333.21 |                            333.21 |                                    0    |                0    | N.A.                     |
|   33 | REHABILITATION AND UP-GRADATION OF NH-221 (NEW NH-30) FROM KM 32.735 TO KM 71.200 (CHANDRAGUDEM TO A | ROAD TRANSPOR T AND HIGHWAYS | DORTH                  | 12/2014                         | 02/2015                                        | N.A.                                              |                         201.12 |                            201.12 |                                    0    |                0    | N.A.                     |
|   34 | REHABILITATION AND UPGRADATION FROM KM.425 400 TO 509 400 NH-565 OF PENCHALAKONA TO YERPEDU CONTRAC  | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 01/2014                         | 07/2014                                        | N.A.                                              |                         361.3  |                            207.4  |                                  192.97 |              -42.6  | N.A.                     |
|   35 | REHABILITATION AND UPGRADATION OF NH -18 FROM KM 57/0 TO KM 108/850 PILERU TO RAYACHOTY SECTION TO T | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 03/2015                         | N.A.                                           | N.A.                                              |                         175.03 |                            175    |                                    0    |               -0.02 | N.A.                     |
|   36 | REHABILITATION AND UPGRADATION OF NH-42 (OLD NO.205) FROM KM.134/0 TO 202/050 (MUDIGUBBA TO ANANTHAP | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 02/2015                         | N.A.                                           | N.A.                                              |                         266    |                            266    |                                    0    |                0    | N.A.                     |
|   37 | REHABILITATION AND UP-GRADATION OF NH-221 (NEW NH-30) FROM KM 0.0 TO 32.735(IBRAHIMAPATNAM TO CHANDR | ROAD TRANSPOR T AND HIGHWAYS | MORTH                  | 07/2015                         | N.A.                                           | N.A.                                              |                         314.43 |                            314.43 |                                    0    |                0    | N.A.                     |

14

| SN                | PROJECT                                                                                              | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|-------------------|------------------------------------------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
| 38                | REHABILITATION AND UP-GRADATION OF NH-214 (NEW NH-216) FROM KM 0.0 TO 26.150(KATHIPUDI TO START OF K | ROAD TRANSPOR T AND HIGHWAYS | MORTH                  | 10/2015                         | N.A.                                           | N.A.                                              | 480.21                         | 480.21                            | 0.00                                    | 0.00                | N.A.                     |
| 39                | FOUR LANNING OF NH-9 FROM VIJAYWADA-MACHLIPATNAM (KM 0.000 TO 63.800)                                | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 01/2016                         | N.A.                                           | N.A.                                              | 1134.97                        | 1134.97                           | 0.00                                    | 0.00                | N.A.                     |
| 40                | TURBO BLOWER - 5                                                                                     | STEEL                        | RINL                   | 12/2009                         | 09/2016                                        | 03/2017                                           | 280.00                         | 280.00                            | 49.55                                   | 0.00                | 6                        |
| 41                | 3RD CONVERTER AND 4TH CASTER                                                                         | STEEL                        | RINL                   | 07/2011                         | 07/2016                                        | 03/2017                                           | 974.76                         | 974.76                            | 325.11                                  | 0.00                | 8                        |
| 42                | REVAMPING OF SINTER MACHINES - 1 AND 2                                                               | STEEL                        | RINL                   | 12/2009                         | 10/2016                                        | 06/2017                                           | 343.00                         | 488.40                            | 91.15                                   | 42.39               | 8                        |
| 43                | BLAST FURNACE-2 CATEGORY-1 CAPITAL REPAIRS                                                           | STEEL                        | RINL                   | 07/2011                         | 07/2015                                        | 11/2016                                           | 877.73                         | 877.73                            | 514.06                                  | 0.00                | 16                       |
| 44                | SMS-1 CONVERTERS REVAMPING                                                                           | STEEL                        | RINL                   | 05/2012                         | 07/2015                                        | 09/2017                                           | 404.16                         | 404.16                            | 319.32                                  | 0.00                | 26                       |
| 45                | CONSTRUCTION OF 123 BLOCKS IN TELENGANA AND 167 BLOCKS IN A.P. FOR INDOOR SPORTS HALL UNDER RAJIV GA | STEEL                        | HSCL                   | 07/2014                         | 01/1999                                        | N.A.                                              | 232.00                         | 232.00                            | 0.00                                    | 0.00                | N.A.                     |
| 46                | CONSTRUCTION OF SOUTHERN REGIONAL CENTER FOR NSG AT IBRAHIMPATNAM HYDERABAD                          | URBAN DEVELOPM ENT           | CPWD                   | 06/2014                         | 03/2017                                        | 03/2017                                           | 157.84                         | 157.84                            | 32.40                                   | 0.00                | 0                        |
| 47                | REHABILITATION AND STRENGTHENING OF SEWEWRAGE SYSTEM IN OLD CITY AREA ON SOUTH OF MUSI IN ZONE 2 IN  | URBAN DEVELOPM ENT           | JnNURM                 | 08/2007                         | N.A.                                           | N.A.                                              | 246.90                         | 246.90                            | 0.00                                    | 0.00                | N.A.                     |
| ARUNACHAL PRADESH | ARUNACHAL PRADESH                                                                                    | ARUNACHAL PRADESH            | ARUNACHAL PRADESH      | ARUNACHAL PRADESH               | ARUNACHAL PRADESH                              | ARUNACHAL PRADESH                                 | ARUNACHAL PRADESH              | ARUNACHAL PRADESH                 | ARUNACHAL PRADESH                       | ARUNACHAL PRADESH   | ARUNACHAL PRADESH        |
| 48                | RAZE REBUILD AND REVAMP OF MARKETING DEPOT AT DOIMUKH                                                | PETROLEU M                   | IOCL                   | 01/2016                         | 02/2019                                        | 02/2019                                           | 247.52                         | 247.52                            | 1.44                                    | 0.00                | 0                        |
| 49                | PARE HYDRO ELECTRIC PROJECT                                                                          | POWER                        | NEEPCO                 | 12/2008                         | 08/2013                                        | 12/2016                                           | 573.99                         | 1581.04                           | 1191.99                                 | 175.45              | 40                       |
| 50                | KAMENG HYDROELECTRIC PROJECT (NEEPCO)                                                                | POWER                        | NEEPCO                 | 12/2004                         | 12/2009                                        | 03/2017                                           | 2496.90                        | 6179.96                           | 4657.36                                 | 147.51              | 87                       |
| 51                | SUBANSIRI LOWER H.E.P (8X250 MW) (NHPC)                                                              | POWER                        | NHPC                   | 09/2003                         | 09/2010                                        | N.A.                                              | 6285.33                        | 17435.15                          | 8505.71                                 | 177.39              | N.A.                     |
| 52                | 2 LANING FROM PASIGHAT TO PANGIN SECTION OF NH-229 FROM KM 41.3 TO KM 58.42 (EXISTING KM 42 TO KM 59 | ROAD TRANSPOR T AND HIGHWAYS | NHIDCL                 | 03/2015                         | 05/2018                                        | 05/2018                                           | 194.11                         | 194.11                            | 0.00                                    | 0.00                | 0                        |
| 53                | 2 LANING FROM PASIGHAT TO PANGIN SECTION OF NH-229 FROM KM 0 TO KM 28                                | ROAD TRANSPOR T AND HIGHWAYS | NHIDCL                 | 03/2015                         | 05/2018                                        | 05/2018                                           | 235.08                         | 235.08                            | 0.00                                    | 0.00                | 0                        |

145

| SN    | PROJECT                                                                                               | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|-------|-------------------------------------------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
| 54    | 2 LANING FROM LONGDING TO KANUBARI OF NH-52B FROM KM 0 TO KM 47.213 IN ARUNACHAL PRADESH              | ROAD TRANSPOR T AND HIGHWAYS | NHIDCL                 | 03/2015                         | 06/2018                                        | 06/2018                                           | 394.00                         | 394.00                            | 0.00                                    | 0.00                | 0                        |
| 55    | CONSTRUCTION OF 2-LANE ROAD FROM KM 33 TO KM 65.00 OF AKAJAN-LIKABALI- BAME ROAD IN ARUNACHAL PRADESH | ROAD TRANSPOR T AND HIGHWAYS | NHIDCL                 | 07/2015                         | 10/2018                                        | 10/2018                                           | 197.16                         | 197.16                            | 0.00                                    | 0.00                | 0                        |
| 56    | 2 LANING OF SINGER RIVER TO SIZOH NALA IN ARUNACHAL PRADESH ON EPC BASIS                              | ROAD TRANSPOR T AND HIGHWAYS | NHIDCL                 | 10/2015                         | 01/2019                                        | 01/2019                                           | 179.82                         | 179.82                            | 0.00                                    | 0.00                | 0                        |
| 57    | TWO LANING OF GOBOK - SIJON NALLAH (CORRECSPONDING TO EXISTING CH: 27.00 TO KM75.00) IN ARUNACHAL PR  | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 03/2012                         | 05/2012                                        | N.A.                                              | 207.03                         | 207.03                            | 0.00                                    | 0.00                | N.A.                     |
| 58    | TWO LANING OF KHONSA - TISSA - LONGDING (NH-52B) (42.50 KM) IN ARUNACHAL PRADESH UNDER ARUNACHAL PRA  | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 12/2011                         | 02/2012                                        | N.A.                                              | 156.63                         | 276.00                            | 132.21                                  | 76.21               | N.A.                     |
| 59    | TWO LANING OF LALPUL- MANMAO- CHANGLANG ROAD (NH-52B) IN ARUNACHAL PRADESH UNDER ARUNACHAL PRADESH P  | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 11/2010                         | 03/2011                                        | N.A.                                              | 305.49                         | 305.49                            | 0.00                                    | 0.00                | N.A.                     |
| 60    | TWO LANING OF HOJ POTIN SECTION OF NH 229 (19.06 KM) IN ARUNACHAL PRADESH UNDER ARUNACHAL PRADESH PA  | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 12/2009                         | 09/2010                                        | N.A.                                              | 165.00                         | 165.00                            | 0.00                                    | 0.00                | N.A.                     |
| 61    | TWO LANING OF YUPIA - HOJ SECTION (20.40 KM) IN ARUNACHAL PRADESH UNDER ARUNACHAL PRADESH PACKAGE OF  | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 12/2009                         | 09/2010                                        | N.A.                                              | 104.00                         | 201.00                            | 0.00                                    | 93.27               | N.A.                     |
| 62    | FOUR LANING OF ITANAGAR - HOLONGI SECTION OF NH-52A (19.26 KM) IN ARUNACHAL PRADESH UNDER PHASE 'A'   | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 01/2011                         | N.A.                                           | N.A.                                              | 264.16                         | 264.16                            | 0.00                                    | 0.00                | N.A.                     |
| ASSAM | ASSAM                                                                                                 | ASSAM                        | ASSAM                  | ASSAM                           | ASSAM                                          | ASSAM                                             | ASSAM                          | ASSAM                             | ASSAM                                   | ASSAM               | ASSAM                    |

146

| SN   | PROJECT                                                                                              | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|------------------------------------------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
| 63   | LGBRIMH-TEZPUR, ASSAM                                                                                | HEALTH AND FAMILY WELFARE    | HSCC                   | 07/2012                         | 12/2014                                        | 03/2016                                           |                         175.57 |                            175.57 |                                  113.5  |                0    | N.A.                     |
| 64   | ASSAM GAS CRACKER PROJECT                                                                            | PETROCHE MICALS              | BCPL                   | 04/2006                         | 04/2012                                        | 12/2015                                           |                        5460.61 |                           9965    |                                 9895.57 |               82.49 | N.A.                     |
| 65   | TWENTY NOS. FEEDER GAS LINES                                                                         | PETROLEU M                   | OIL                    | 03/2009                         | 12/2016                                        | 12/2016                                           |                         228.64 |                            214.19 |                                  147.72 |               -6.32 | 0                        |
| 66   | DIESEL HYDROTREATOR                                                                                  | PETROLEU M                   | NRL                    | 07/2015                         | 01/2018                                        | 01/2018                                           |                        1031.37 |                           1031.37 |                                   50.74 |                0    | 0                        |
| 67   | UPGRADATION OF CRUDE OIL PUMP STATIONS OF NAHARKATIYA-BARAUNI CRUDE OIL TRUNK PIPELINE               | PETROLEU M                   | OIL                    | 09/2012                         | 03/2015                                        | 12/2016                                           |                         871.35 |                           1200    |                                  607.83 |               37.72 | 21                       |
| 68   | RESITING OF TINSUKIA TERMINAL PROJECT (DIGBOI MARKETING TERMINAL PROJECT)                            | PETROLEU M                   | IOCL                   | 06/2012                         | 07/2014                                        | 01/2017                                           |                         150    |                            150    |                                  140.02 |                0    | 30                       |
| 69   | ASSAM RENEWAL PROJECT FOR GROUP A                                                                    | PETROLEU M                   | ONGC                   | 03/2009                         | 03/2013                                        | 03/2017                                           |                        2465.15 |                           2378.89 |                                 1803.18 |               -3.5  | 48                       |
| 70   | CONSTRUCTION OF ONE ETP AND THREE ETPS CUM WATER INJECTION PLANTS(WIP)                               | PETROLEU M                   | ONGC                   | 06/2010                         | 01/2014                                        | N.A.                                              |                         202.94 |                            202.94 |                                    2.95 |                0    | N.A.                     |
| 71   | BONGAIGAON THERMAL POWER PROJECT                                                                     | POWER                        | NTPC                   | 01/2008                         | 09/2011                                        | 03/2017                                           |                        4375.35 |                           6749.18 |                                 6031    |               54.25 | 66                       |
| 72 # | BPUTRA BRIDGE AT BOGIBIL AND LINK LINES NEFR                                                         | RAILWAYS                     | NFR                    | 09/1997                         | 04/2008                                        | 06/2017                                           |                        1500    |                           4996.19 |                                    0    |              233.08 | 110                      |
| 73   | KATAKHAL TO BHAIRABI                                                                                 | RAILWAYS                     | NFR                    | 04/1998                         | 12/2012                                        | 03/2016                                           |                         227.9  |                            331.4  |                                  133.65 |               45.41 | N.A.                     |
| 74 # | LUMDING-SILCHAR JIRIBAM, BADARPUR- BARAIGRAM KUMARGHAT NATIONAL PROJECT                              | RAILWAYS                     | NFR                    | 04/1996                         | 03/2009                                        | 03/2016                                           |                        1676.31 |                           5500    |                                 4061.8  |              228.1  | N.A.                     |
| 75   | NEW B.G. LINE FROM TETELIA TO BYRNIHAT (NATIONAL PROJECT), NEFR                                      | RAILWAYS                     | NFR                    | 09/2006                         | N.A.                                           | 03/2017                                           |                         200    |                            496.24 |                                  181.19 |              148.12 | N.A.                     |
| 76   | AMBARI FALAKATA TO NEW MAYNAGURI                                                                     | RAILWAYS                     | NFR                    | 04/2011                         | N.A.                                           | 03/2018                                           |                         312.12 |                            453.1  |                                   76.78 |               45.17 | N.A.                     |
| 77   | LUMDING-HOJAI PATCH DOUBLING PROJECT                                                                 | RAILWAYS                     | NFR                    | 04/2012                         | N.A.                                           | 03/2019                                           |                         246.07 |                            364.06 |                                    0.11 |               47.95 | N.A.                     |
| 78   | 2 LANING FROM KANUBARI TO START OF BOGIBEEL BRIDGE APPROACHES OF NH-52B(EXTN) IN ASSAM               | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 11/2010                         | 05/2017                                        | 05/2017                                           |                         268.08 |                            268.08 |                                    0    |                0    | 0                        |
| 79   | STRENGTHENING AND CONSTRUCTION OF PAVED SHOULDERS INCLUDING REHABILITATION/REPAIRING OF BRIDGES FROM | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 05/2011                         | 02/2018                                        | 02/2018                                           |                         176.22 |                            176.22 |                                    0    |                0    | 0                        |
| 80   | STRENGTHENING AND WIDENING OF NH- 44 FROM KM.173.125 TO KM. 272.241 OF NH-44 AND ALONG THE KARIMGANJ | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 11/2014                         | 02/2018                                        | 02/2018                                           |                         218.31 |                            218.31 |                                    0    |                0    | 0                        |

147

|   SN | PROJECT                                                                                              | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) |   TIME OVERRUN$ (MONTHS) |
|------|------------------------------------------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
|   81 | FOUR LANING OF NUMALIGARH TO JORHAT SECTION FROM KM. 402.500 TO KM. 453.000 (DESIGN KM 403.200 TO KM | ROAD TRANSPOR T AND HIGHWAYS | NHIDCL                 | 05/2015                         | 05/2018                                        | 05/2018                                           |                         454.89 |                            454.89 |                                    0    |                0    |                        0 |
|   82 | 4 LANING OF JORHAT TO JHANJI SECTION FROM KM. 453.00 TO KM. 491.08 (DESIGN KM 403.200 TO KM 454.240) | ROAD TRANSPOR T AND HIGHWAYS | NHIDCL                 | 06/2015                         | 06/2018                                        | 06/2018                                           |                         437.39 |                            437.39 |                                    0    |                0    |                        0 |
|   83 | FOUR LANING OF JHANJHI JN TO DEMOW SECTION FROM KM. 491.050 TO KM. 535.250(DESIGN KM 490.800 TO KM 5 | ROAD TRANSPOR T AND HIGHWAYS | NHIDCL                 | 06/2015                         | 06/2018                                        | 06/2018                                           |                         463.49 |                            463.49 |                                    0    |                0    |                        0 |
|   84 | 4 LANING FROM GOHPUR TO HOLONGI SECTION FROM KM 264.10 OF NH 52 TO KM 20.37 OF NH 52A                | ROAD TRANSPOR T AND HIGHWAYS | NHIDCL                 | 12/2015                         | 06/2018                                        | 06/2018                                           |                         223.3  |                            223.3  |                                    0    |                0    |                        0 |
|   85 | FOUR LANING FROM GOHPUR TO HOLONGI SECTION FROM KM 264.10 OF NH 52 TO KM 20.37 OF NH 52A             | ROAD TRANSPOR T AND HIGHWAYS | NHIDCL                 | 03/2015                         | 11/2018                                        | 11/2018                                           |                         168.39 |                            168.39 |                                    0    |                0    |                        0 |
|   86 | 4 LANING FROM KALIABOR TINALI TO DOLABARI SECTION FROM KM 0.0 TO KM 17.3 OF NH 37A INCL. ADDITIONAL  | ROAD TRANSPOR T AND HIGHWAYS | NHIDCL                 | 10/2014                         | 11/2018                                        | 11/2018                                           |                         588.95 |                            588.95 |                                    0    |                0    |                        0 |
|   87 | 4 LANING FROM END OF NAGAON BYPASS TO RANGAGARA (KM. 278.60 TO KM. 297.00) OF NH-37ON EPC BASIS      | ROAD TRANSPOR T AND HIGHWAYS | NHIDCL                 | 12/2015                         | 12/2018                                        | 12/2018                                           |                         225.02 |                            225.02 |                                    0    |                0    |                        0 |
|   88 | 4 LANING FROM RANGAGARA TO KALIABHOR TINALI FROM KM 297.00 TO KM 315.315 OF NH-37 ON EPC BASIS.      | ROAD TRANSPOR T AND HIGHWAYS | NHIDCL                 | 12/2015                         | 12/2018                                        | 12/2018                                           |                         289.99 |                            289.99 |                                    0    |                0    |                        0 |
|   89 | FOUR LANING FROM BISWANATH CHARIALI TO GOHPUR FROM KM 208 TO KM 264.10 OF NH-52                      | ROAD TRANSPOR T AND HIGHWAYS | NHIDCL                 | 06/2016                         | 01/2019                                        | 01/2019                                           |                         829    |                            829    |                                    0    |                0    |                        0 |
|   90 | BRAHMPUTRA BRIDGE,NH NO-31                                                                           | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 12/2003                         | 04/2010                                        | 09/2016                                           |                         217.61 |                            309.56 |                                  394.92 |               42.25 |                       77 |

148

|   SN | PROJECT                                                   | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) |   TIME OVERRUN$ (MONTHS) |
|------|-----------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
|   91 | HARANGAJO TO MAIBANG (AS-23), KM.126.450 TO KM.140.700    | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 12/2003                         | 02/2009                                        | 06/2016                                           |                         280    |                            361    |                                  416.89 |               28.93 |                       88 |
|   92 | HARANGAJO TO MAIBANG, NH-54                               | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 12/2003                         | 07/2009                                        | 12/2016                                           |                         196    |                            331.23 |                                  365.05 |               68.99 |                       89 |
|   93 | MAIBANG TO LUMDING (AS-25), KM.83.400 TO KM.111.000       | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 12/2003                         | 04/2009                                        | 12/2016                                           |                         199.81 |                            385.13 |                                  210.69 |               92.75 |                       92 |
|   94 | MAIBANG TO LUMDING (AS-27), KM.40.000 TO KM.60.500        | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 12/2003                         | 04/2009                                        | 12/2016                                           |                         200    |                            200    |                                  245.83 |                0    |                       92 |
|   95 | NAGAON TO DHARAMTUL (AS-2)                                | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 12/2003                         | 06/2008                                        | 06/2016                                           |                         264.72 |                            264.72 |                                  314.37 |                0    |                       96 |
|   96 | NALBARI TO BIJNI (AS-6)                                   | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 12/2003                         | 06/2008                                        | 06/2016                                           |                         225    |                            225    |                                  313.5  |                0    |                       96 |
|   97 | BIJNI TO ASSAM WB BORDER (NH- 31.C)(1)(NHAI)              | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 12/2003                         | 06/2008                                        | 06/2016                                           |                         195    |                            195    |                                  290.54 |                0    |                       96 |
|   98 | BIJNI TO ASSAM /WB.BORDER (NH- 31.C)(NHAI)                | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 12/2003                         | 06/2008                                        | 06/2016                                           |                         237.8  |                            237.8  |                                  403.91 |                0    |                       96 |
|   99 | MAIBANG TO LUMDING (AS-26), KM.60.500 TO KM.83.400, NH-54 | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 12/2003                         | 11/2008                                        | 12/2016                                           |                         167.64 |                            167.64 |                                  269.27 |                0    |                       97 |
|  100 | MAIBANG TO LUMDING (AS-24), KM.111.000 TO KM.126.450      | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 12/2003                         | 11/2008                                        | 12/2016                                           |                         155.04 |                            280.13 |                                  196.14 |               80.68 |                       97 |

149

| SN    | PROJECT                                                                                            | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|-------|----------------------------------------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
| 101   | DHARAMTUL TO SONAPUR,KM 205-183 (AS-20)                                                            | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 12/2003                         | 05/2008                                        | 07/2016                                           | 160.00                         | 160.00                            | 199.50                                  | 0.00                | 98                       |
| 102   | GUWHATI TO NALBARI (AS-4)                                                                          | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 12/2003                         | 04/2008                                        | 07/2016                                           | 175.96                         | 175.96                            | 309.01                                  | 0.00                | 99                       |
| 103   | NALBARI T BIJNI (AS-7)                                                                             | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 12/2003                         | 04/2008                                        | 12/2016                                           | 208.00                         | 208.00                            | 302.65                                  | 0.00                | 104                      |
| 104   | SONAPUR TO GUWAHTI (AS-3)                                                                          | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 12/2003                         | 03/2008                                        | 12/2016                                           | 245.00                         | 245.00                            | 214.88                                  | 0.00                | 105                      |
| 105   | HARANGAJO TO MAIBANG,KM 164.08- 190.587 NH-54                                                      | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 12/2003                         | 09/2007                                        | 03/2017                                           | 212.00                         | 212.00                            | 121.97                                  | 0.00                | 114                      |
| 106   | BIJNI TO ASSAM/WB BORDER PH.II, KM.30.00 TO 0.00, NH-31 C                                          | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 12/2003                         | 06/2005                                        | 12/2016                                           | 230.00                         | 230.00                            | 202.97                                  | 0.00                | 138                      |
| 107   | 2 LANING OF OF LUMDING-DIPHU- MANJA ROAD (L=54.37 KM.) HAFLONG JATINGA ROAD (L=7.46 KM.) BASKA BAR | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 11/2010                         | 02/2011                                        | N.A.                                              | 470.20                         | 470.20                            | 0.00                                    | 0.00                | N.A.                     |
| 108   | 4 LANING FROM JAMUGURI TO BISWANATH CHARIALI FROM KM 182 TO KM 208 OF NH-52                        | ROAD TRANSPOR T AND HIGHWAYS | NHIDCL                 | 01/1991                         | N.A.                                           | N.A.                                              | 520.01                         | 520.01                            | 0.00                                    | 0.00                | N.A.                     |
| BIHAR | BIHAR                                                                                              | BIHAR                        | BIHAR                  | BIHAR                           | BIHAR                                          | BIHAR                                             | BIHAR                          | BIHAR                             | BIHAR                                   | BIHAR               | BIHAR                    |
| 109   | REPLACEMENT OF COKE CHAMBERS                                                                       | PETROLEU M                   | IOCL                   | 04/2013                         | 02/2016                                        | 10/2016                                           | 480.00                         | 422.00                            | 263.28                                  | -12.08              | 8                        |
| 110   | PRE-CONSTRUCTION ACTIVITIES OF 1320 MWBUXAR THERMAL POWER PLANT                                    | POWER                        | SJVNL                  | 05/2015                         | 12/2016                                        | 12/2016                                           | 436.68                         | 436.68                            | 441.19                                  | 0.00                | 0                        |
| 111   | NPGCPL-NABINAGAR STPP - JV (3X660 MW)                                                              | POWER                        | NTPC                   | 01/2013                         | 01/2018                                        | 01/2018                                           | 12964.60                       | 12964.60                          | 6214.19                                 | 0.00                | 0                        |
| 112   | BRBCL-NABINAGAR TPP- JV (4X250 MW)                                                                 | POWER                        | NTPC                   | 01/2007                         | 05/2014                                        | 09/2017                                           | 5353.00                        | 5353.00                           | 5594.02                                 | 0.00                | 40                       |

150

| SN    | PROJECT                                                                  | SECTOR   | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|-------|--------------------------------------------------------------------------|----------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
| 113   | BARH STPP(3X660MW) NTPC                                                  | POWER    | NTPC                   | 02/2005                         | 01/2011                                        | 05/2018                                           |                        8692.97 |                          15095.7  |                                11805    |               73.65 | 88                       |
| 114   | KBUNL-MUZAFFARPUR TPP STAGE-II- SUBSIDIARY (2X195 MW)                    | POWER    | NTPC                   | 03/2010                         | 01/2013                                        | 03/2016                                           |                        3984.03 |                           3984.03 |                                 3329.07 |                0    | N.A.                     |
| 115   | KATIHAR - JOGBANI (GC)(NEFR)                                             | RAILWAYS | NFR                    | 09/2001                         | 12/2010                                        | 03/2018                                           |                         492.98 |                           1727.27 |                                  742.05 |              250.37 | 87                       |
| 116   | KISHANGANJ JALALGARH, NL, NEFR                                           | RAILWAYS | NFR                    | 04/2008                         | N.A.                                           | 03/2018                                           |                         282.92 |                            565.13 |                                    2.22 |               99.75 | N.A.                     |
| 117   | NEW B.G. LINE FROM ARARIA TO GALGALIA (THAKURGUNG), NEFR                 | RAILWAYS | NFR                    | 09/2006                         | N.A.                                           | 03/2019                                           |                         300    |                            827.73 |                                   43.87 |              175.91 | N.A.                     |
| 118   | MANSI-PURNIA (EXTENSION OF MANSI- SAHARSA) GAN ECR                       | RAILWAYS | ECR                    | 04/1996                         | 03/2012                                        | N.A.                                              |                         332.92 |                            477.88 |                                  495.4  |               43.54 | N.A.                     |
| 119   | JAYANAGAR-DARBHANGA-NARKATIA GANJ(GC),ECR                                | RAILWAYS | ECR                    | 04/1997                         | 03/2012                                        | N.A.                                              |                         501.69 |                           1043.56 |                                    0    |              108.01 | N.A.                     |
| 120   | KOSI BRIDGE (NL), ECR                                                    | RAILWAYS | ECR                    | 04/2002                         | 03/2012                                        | N.A.                                              |                         322.95 |                            341.41 |                                  320.39 |                5.72 | N.A.                     |
| 121 # | RAIL-CUM-ROAD BRIDGE AT MUNGER (NL), ECR                                 | RAILWAYS | ECR                    | 04/2002                         | 03/2009                                        | N.A.                                              |                         921    |                           2363    |                                 1649.05 |              156.57 | N.A.                     |
| 122 # | PATNA GANGA BRIDGE (NL), ECR                                             | RAILWAYS | ECR                    | 04/2001                         | 10/2007                                        | N.A.                                              |                         624.47 |                           2921    |                                 2463.56 |              367.76 | N.A.                     |
| 123   | MAHARAJGANJ-MASRAKH (NL) - NER                                           | RAILWAYS | NER                    | 04/2003                         | N.A.                                           | N.A.                                              |                         218.19 |                            343    |                                  191.82 |               57.2  | N.A.                     |
| 124   | HAJIPUR-SUGAULI VIA VAISHALI (NL), ECR                                   | RAILWAYS | ECR                    | 04/2003                         | N.A.                                           | N.A.                                              |                         528.65 |                            324.66 |                                  221.71 |              -38.59 | N.A.                     |
| 125   | KHAGARIA-KUSHESHWAR ASTHAN (NL) (ECR)                                    | RAILWAYS | ECR                    | 04/1997                         | N.A.                                           | N.A.                                              |                         162.87 |                            541    |                                  147.39 |              232.17 | N.A.                     |
| 126   | SAMASTIPUR-DARBANGHA                                                     | RAILWAYS | ECR                    | 05/2015                         | N.A.                                           | N.A.                                              |                         380    |                            380    |                                    0    |                0    | N.A.                     |
| 127   | DANIAWAN-BIHARSARIF (NL), ECR                                            | RAILWAYS | ECR                    | 04/2001                         | N.A.                                           | N.A.                                              |                         406.92 |                            339    |                                  200    |              -16.69 | N.A.                     |
| 128   | ARA-BHABHUA ROAD (NL)                                                    | RAILWAYS | SER                    | 04/2008                         | N.A.                                           | N.A.                                              |                         490.8  |                            490.8  |                                    0.39 |                0    | N.A.                     |
| 129   | NAWADA-LAXMIPUR (NL)                                                     | RAILWAYS | ECR                    | 04/2008                         | N.A.                                           | N.A.                                              |                         620.57 |                            620.57 |                                    0    |                0    | N.A.                     |
| 130   | GAYA-DALTONGANJ VIA RAFIGANJ (NL)                                        | RAILWAYS | ECOR                   | 04/2008                         | N.A.                                           | N.A.                                              |                         445.25 |                            445.25 |                                    1.14 |                0    | N.A.                     |
| 131   | BIHTA-AURANGABAD (NL)                                                    | RAILWAYS | ECOR                   | 04/2008                         | N.A.                                           | N.A.                                              |                         326.2  |                            326.2  |                                    1.68 |                0    | N.A.                     |
| 132   | SAKRI-HASANPUR ROAD (NL)                                                 | RAILWAYS | ECOR                   | 04/1999                         | N.A.                                           | N.A.                                              |                         175.69 |                            325    |                                  253.1  |               84.98 | N.A.                     |
| 133   | CHHAPRA-MUZAFFARPUR (NL)                                                 | RAILWAYS | ECOR                   | 04/2006                         | N.A.                                           | N.A.                                              |                         285.07 |                            378.56 |                                  111.71 |               32.8  | N.A.                     |
| 134   | DARBANGHA-KUSHESHWARSTHAN (NL)                                           | RAILWAYS | ECR                    | 04/2005                         | N.A.                                           | N.A.                                              |                         205    |                            205    |                                    5.21 |                0    | N.A.                     |
| 135   | MOTIHARI-SITAMARHI (NL)                                                  | RAILWAYS | ECR                    | 04/2006                         | N.A.                                           | N.A.                                              |                         211    |                            926.09 |                                    4.41 |              338.91 | N.A.                     |
| 136   | SITAMARHI-JAYNAGAR-NIRMALI VIA SURSAND (NL)                              | RAILWAYS | ECR                    | 04/2008                         | N.A.                                           | N.A.                                              |                         678.62 |                            239.32 |                                   17.17 |              -64.73 | N.A.                     |
| 137   | MUZAFFARPUR-KATRA-ORAI-JANAKPUR ROAD (NL)                                | RAILWAYS | ECR                    | 04/2008                         | N.A.                                           | N.A.                                              |                         228.05 |                            228.05 |                                    1.52 |                0    | N.A.                     |
| 138   | ARARIA-SUPAUL (NL)                                                       | RAILWAYS | ECR                    | 04/2008                         | N.A.                                           | N.A.                                              |                         304.41 |                            304.41 |                                    0.19 |                0    | N.A.                     |
| 139   | KURSELA-BIHARIGANJ (NL)                                                  | RAILWAYS | ECR                    | 04/2008                         | N.A.                                           | N.A.                                              |                         192.56 |                            192.56 |                                    0.38 |                0    | N.A.                     |
| 140   | MUZAFFARPUR-DARBANGHA (NL)                                               | RAILWAYS | ECR                    | 04/2008                         | N.A.                                           | N.A.                                              |                         281.3  |                            281.3  |                                    0.58 |                0    | N.A.                     |
| 141   | SAKRI-NIRMALI AND JHANJHARPUR- LAUKAHABAZAR AND SAHARSA- FORBESGANJ (GC) | RAILWAYS | ECR                    | 04/2004                         | N.A.                                           | N.A.                                              |                         372.14 |                            355.81 |                                  283.44 |               -4.39 | N.A.                     |
| 142   | JAYNAGAR-BIJALPURA INCLUDING EXTENSION BIJALPURA- BARDIBAS(NEPAL) GC     | RAILWAYS | ECR                    | 04/2009                         | N.A.                                           | N.A.                                              |                         470    |                            470    |                                   40    |                0    | N.A.                     |

151

|   SN | PROJECT                                                                                              | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|------------------------------------------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
|  143 | HAJIPUR-RAMDAYALUNAGAR DOUBLING                                                                      | RAILWAYS                     | ECR                    | 04/2013                         | N.A.                                           | N.A.                                              |                         213.01 |                            367.17 |                                   13    |               72.37 | N.A.                     |
|  144 | ENGINEERING, PROCUREMENT, AND CONSTRUCTION OF REHABILITATION AND UPGRADING TO 2-LANES/2 -LANE WITH P | ROAD TRANSPOR T AND HIGHWAYS | MORTH                  | 02/2016                         | 05/2016                                        | 05/2016                                           |                         178.85 |                            178.85 |                                    0    |                0    | 0                        |
|  145 | ENGINEERING, PROCUREMENT, AND CONSTRUCTION OF REHABILITATION AND UPGRADING TO 2-LANES/2 -LANE WITH P | ROAD TRANSPOR T AND HIGHWAYS | MORTH                  | 02/2016                         | 05/2016                                        | 05/2016                                           |                         553.3  |                            553.3  |                                    0    |                0    | 0                        |
|  146 | ENGINEERING, PROCUREMENT, AND CONSTRUCTION OF REHABILITATION AND UPGRADING TO 2-LANES/2 -LANE WITH P | ROAD TRANSPOR T AND HIGHWAYS | MORTH                  | 11/2013                         | 07/2016                                        | 07/2016                                           |                         683.83 |                            683.83 |                                    0    |                0    | 0                        |
|  147 | REHABILITATION AND UPGRADING TO 2 LANES/2 LANE WITH PAVED SHOULDERS CONFIGURATION AND STRENGTHENING  | ROAD TRANSPOR T AND HIGHWAYS | MORTH                  | 02/2014                         | 07/2016                                        | 07/2016                                           |                         665.5  |                            665.5  |                                    0    |                0    | 0                        |
|  148 | STRENGTHENING & WIDENING WORK OF EXISTING 2-LANE TO TWO LANE WITH PAVED SHOULDER AND GEMETRIC IMPROV | ROAD TRANSPOR T AND HIGHWAYS | MORTH                  | 03/2015                         | 07/2016                                        | 07/2016                                           |                         206.8  |                            206.8  |                                    0    |                0    | 0                        |
|  149 | REHABILITATION AND UPGRADING TO 2 LANES/2 LANE WITH PAVED SHOULDERS CONFIGURATION OF ANISABAD-AURANG | ROAD TRANSPOR T AND HIGHWAYS | MORTH                  | 01/1991                         | 08/2016                                        | 08/2016                                           |                         282.41 |                            282.41 |                                   75.32 |                0    | 0                        |
|  150 | REHABILITATION AND UPGRADING TO 2 LANES/2 LANE WITH PAVED SHOULDERS CONFIGURATION OF ANISABAD-AURANG | ROAD TRANSPOR T AND HIGHWAYS | MORTH                  | 01/1991                         | 10/2016                                        | 10/2016                                           |                         358.22 |                            358.22 |                                  200.21 |                0    | 0                        |
|  151 | FOUR LANING OF GAYA-HISUA-RAJGIRI- NALANDA-BIHARSHARIF SECTION (KM0.00 TO 92.935) ON NH-82 IN BIHAR  | ROAD TRANSPOR T AND HIGHWAYS | MORTH                  | 01/2014                         | 10/2016                                        | 10/2016                                           |                        1408.85 |                           1408.85 |                                    0    |                0    | 0                        |
|  152 | PATNA-BAKTZARPUR KM.181.3 TO KM.231.95                                                               | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 09/2011                         | 03/2014                                        | 07/2016                                           |                         574    |                            574    |                                  899.51 |                0    | 28                       |

152

|   SN | PROJECT                                                                                              | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|------------------------------------------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
|  153 | 2-LANNING WITH PS KHAGARIA-PURNEA                                                                    | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 05/2011                         | 02/2014                                        | 07/2016                                           |                         664    |                            664    |                                  654.59 |                   0 | 29                       |
|  154 | REHABILITATION AND UPGRADING TO 2 LANE WITH PAVED SHOULDERS CONFIGURATION AND STRENGTHENING OF ANISH | ROAD TRANSPOR T AND HIGHWAYS | MORTH                  | 10/2014                         | 03/2014                                        | 09/2016                                           |                         377.64 |                            377.64 |                                    0    |                   0 | 30                       |
|  155 | 2 LANNING OF MUZAFFARPUR - SONBARSA                                                                  | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 05/2011                         | 11/2013                                        | 07/2016                                           |                         511.54 |                            511.54 |                                  547.77 |                   0 | 32                       |
|  156 | 2-LANNING WITH PS MOTIHARI-RAXAUL                                                                    | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 10/2011                         | 04/2014                                        | 03/2017                                           |                         375.09 |                            375.09 |                                  504.79 |                   0 | 35                       |
|  157 | 2 LANNING OF MOKAMA-MUNGER                                                                           | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 05/2011                         | 05/2013                                        | 07/2016                                           |                         351.54 |                            351.54 |                                  351.23 |                   0 | 38                       |
|  158 | 4-LANNING OF CHAPRA-HAJIPUR                                                                          | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 01/2011                         | 07/2013                                        | 12/2016                                           |                         575    |                            575    |                                  604.7  |                   0 | 41                       |
|  159 | 2-LANING WITH PAVED SHOULDER OF MUZAFFARPUR-BARAUNI                                                  | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 07/2012                         | 07/2014                                        | 12/2017                                           |                         356.4  |                            356.4  |                                  349    |                   0 | 41                       |
|  160 | PATNA-MUZZAFFARPUR                                                                                   | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 08/2010                         | 02/2013                                        | 12/2016                                           |                         671.3  |                            671.3  |                                  880.54 |                   0 | 46                       |
|  161 | FORBESGANJ TO SIMRAHI (NH-57)(NHAI)                                                                  | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 12/2003                         | 09/2008                                        | 07/2016                                           |                         332.94 |                            332.94 |                                  509.08 |                   0 | 94                       |
|  162 | REHABILITATION AND UPGRADING TO 2 LANES/2 LANE WITH PAVED SHOULDERS CONFIGURATION OF ANISABAD-AURANG | ROAD TRANSPOR T AND HIGHWAYS | MORTH                  | 01/2013                         | 08/2014                                        | 08/2014                                           |                         322.01 |                            322.01 |                                  102.34 |                   0 | N.A.                     |

153

|   SN | PROJECT                                                                                              | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|------------------------------------------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
|  163 | CONSTRUCTION OF BHAGALPUR BYPASS FROM KM 124/175 TO 140/200 OF NH-80 UNDER EPC MODE                  | ROAD TRANSPOR T AND HIGHWAYS | MORTH                  | 08/2015                         | 11/2015                                        | 11/2015                                           |                         288.24 |                            288.24 |                                   16.23 |                   0 | N.A.                     |
|  164 | REHABILITATION AND UPGRADING TO 2 LANE WITH PAVED SHOULDERS CONFIGURATION AND STRENGTHENING OF ANISH | ROAD TRANSPOR T AND HIGHWAYS | MORTH                  | 10/2013                         | 08/2014                                        | N.A.                                              |                         278.39 |                            278.39 |                                   22.18 |                   0 | N.A.                     |
|  165 | REHABILITATION AND UPGRADING TO 2 LANES/2 LANE WITH PAVED SHOULDERS CONFIGURATION OF BIRPUR - BIHPUR | ROAD TRANSPOR T AND HIGHWAYS | MORTH                  | 01/1991                         | N.A.                                           | N.A.                                              |                         675    |                            675    |                                    0    |                   0 | N.A.                     |
|  166 | FOUR LANING OF PATNA TO KOILWAR                                                                      | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 08/2015                         | N.A.                                           | N.A.                                              |                         556.07 |                            556.07 |                                    0    |                   0 | N.A.                     |
|  167 | FOUR OF SIMARIA - KHAGARIA SECTION OF NH-31                                                          | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 12/2015                         | N.A.                                           | N.A.                                              |                        1041.1  |                           1041.1  |                                    0    |                   0 | N.A.                     |
|  168 | FOUR LANING OF KOILWAR TO BHOJPUR                                                                    | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 08/2015                         | N.A.                                           | N.A.                                              |                         814.04 |                            814.04 |                                    0    |                   0 | N.A.                     |
|  169 | FOUR LANING OF FORBESGANJ - JOGBANI                                                                  | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 08/2015                         | N.A.                                           | N.A.                                              |                         322.09 |                            322.09 |                                    0    |                   0 | N.A.                     |
|  170 | FOUR LANING OF BHOJPUR TO BUXAR                                                                      | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 01/1991                         | N.A.                                           | N.A.                                              |                         642.41 |                            642.41 |                                    0    |                   0 | N.A.                     |
|  171 | FOUR LANING OF BAKHTIYARPUR - MOKAMA SECTION OF NH-31                                                | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 01/1991                         | N.A.                                           | N.A.                                              |                        1167.45 |                           1167.45 |                                    0    |                   0 | N.A.                     |
|  172 | TWO LANING WITH PS OF BIHARAHARIF - BARBIGHA - MOKAMA                                                | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 08/2015                         | N.A.                                           | N.A.                                              |                         399.54 |                            399.54 |                                    0    |                   0 | N.A.                     |

154

| SN   | PROJECT                                                                                             | SECTOR                                                      | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|------|-----------------------------------------------------------------------------------------------------|-------------------------------------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
| 173  | REHABILITATION AND UPGRADING TO 2 LANES-2 LANE WITH PAVED SHOULDERS CONFIGURATION OF                | ROAD TRANSPOR T AND HIGHWAYS                                | MORTH                  | 01/1991                         | N.A.                                           | N.A.                                              | 478.35                         | 478.35                            | 0.00                                    | 0.00                | N.A.                     |
| 174  | TWO LANING WITH PS OF CHHAPRA - GOPALGANJ                                                           | ROAD TRANSPOR T AND HIGHWAYS                                | NHAI                   | 08/2015                         | N.A.                                           | N.A.                                              | 854.80                         | 854.80                            | 19.97                                   | 0.00                | N.A.                     |
| 175  | TWO LANING WITH PS OF CHHAPRA - REWAGHAT - MUZAFFARPUR                                              | ROAD TRANSPOR T AND HIGHWAYS                                | NHAI                   | 08/2015                         | N.A.                                           | N.A.                                              | 516.13                         | 516.13                            | 19.85                                   | 0.00                | N.A.                     |
| 176  | REHABILITATION AND UPGRADING TO 2 LANES/2 LANE WITH PAVED SHOULDERS CONFIGURATION OF SITAMARHIKM 40 | ROAD TRANSPOR T AND HIGHWAYS                                | PWD                    | 01/1991                         | N.A.                                           | N.A.                                              | 154.62                         | 154.62                            | 0.00                                    | 0.00                | N.A.                     |
| 177  | REHABILITATION AND UPGRADING TO 2 LANES/2 LANE WITH PAVED SHOULDERS (KM 40 TO KM 219.945) OF NH-104 | ROAD TRANSPOR T AND HIGHWAYS                                | PWD                    | 01/1991                         | N.A.                                           | N.A.                                              | 319.68                         | 319.68                            | 0.00                                    | 0.00                | N.A.                     |
| 178  | IRRIGATION WORK OF BAGMATI                                                                          | STEEL                                                       | HSCL                   | 10/2005                         | 03/2015                                        | 03/2017                                           | 956.00                         | 956.00                            | 650.26                                  | 0.00                | 24                       |
|      | CHHATISGARH                                                                                         |                                                             |                        |                                 |                                                |                                                   |                                |                                   |                                         |                     |                          |
| 179  | AMERA OC RCE                                                                                        | COAL                                                        | SECL                   | 02/2015                         | 03/2018                                        | 03/2018                                           | 335.97                         | 335.97                            | 34.16                                   | 0.00                | 0                        |
| 180  | BIJARI OC RCE (1.50 MTY)                                                                            | COAL                                                        | SECL                   | 05/2014                         | 03/2020                                        | 03/2020                                           | 164.49                         | 164.49                            | 85.76                                   | 0.00                | 0                        |
| 181  | AMGAON OPENCAST PROJECT RCE                                                                         | COAL                                                        | SECL                   | 07/2015                         | 03/2020                                        | 03/2020                                           | 316.10                         | 316.10                            | 17.28                                   | 0.00                | 0                        |
| 182  | CHHAL OC SEAM -III (6.00 MTY)                                                                       | COAL                                                        | SECL                   | 12/2013                         | 03/2022                                        | 03/2022                                           | 610.63                         | 610.33                            | 0.00                                    | -0.05               | 0                        |
| 183  | PELMA OCP(15.00MTY)                                                                                 | COAL                                                        | SECL                   | 11/2014                         | 03/2023                                        | 03/2023                                           | 1624.59                        | 1624.59                           | 5.53                                    | 0.00                | 0                        |
| 184  | DURGAPUR OPENCAST PROJECT                                                                           | COAL                                                        | SECL                   | 02/2015                         | 03/2023                                        | 03/2023                                           | 916.24                         | 916.24                            | 0.00                                    | 0.00                | 0                        |
| 185  | KUSMUNDA EXPN.OCP(SECL)(15-50)MTY                                                                   | COAL                                                        | SECL                   | 08/2013                         | 03/2023                                        | 03/2023                                           | 7612.33                        | 7612.33                           | 816.71                                  | 0.00                | 0                        |
| 186  | GEVRA EXPANSION OCP (SECL) (35-70) MTY                                                              | COAL                                                        | SECL                   | 06/2010                         | 03/2023                                        | 03/2023                                           | 11816.40                       | 11816.40                          | 2052.88                                 | 0.00                | 0                        |
| 187  | MADANNAGAR OPENCAST PROJECT                                                                         | COAL                                                        | SECL                   | 10/2015                         | 03/2024                                        | 03/2024                                           | 1875.32                        | 1875.32                           | 0.00                                    | 0.00                | 0                        |
| 188  | AMLAI OC EXPANSION SECTOR B (1.50 MTY)                                                              | COAL                                                        | SECL                   | 11/2009                         | 03/2016                                        | 03/2018                                           | 198.59                         | 198.59                            | 134.17                                  | 0.00                | 24                       |
| 189  | BAROUD OC EXPANSION (RCE)- 3MTY                                                                     | COAL                                                        | SECL                   | 04/2012                         | 03/2016                                        | 03/2018                                           | 258.56                         | 258.56                            | 122.15                                  | 0.00                | 24                       |
| 190  | MANIKPUR OC EXPANSION (3.5 MTY)                                                                     | COAL                                                        | SECL                   | 12/2009                         | 03/2014                                        | 03/2018                                           | 321.50                         | 321.50                            | 197.76                                  | 0.00                | 48                       |
| 191  | JAGANNATHPOR OCP(3.00MTY)                                                                           | COAL                                                        | SECL                   | 09/2008                         | 03/2015                                        | 03/2020                                           | 152.43                         | 152.43                            | 25.47                                   | 0.00                | 60                       |
| 192  | KARTALI (EAST) OCP (2.50 MTY)                                                                       | COAL                                                        | SECL                   | 07/2008                         | 03/2014                                        | 03/2020                                           | 178.44                         | 178.44                            | 0.35                                    | 0.00                | 72                       |
| 193  | MARKETING TOP AT KORBA                                                                              | PETROLEU M                                                  | IOCL                   | 01/2011                         | 09/2016                                        | 09/2016                                           | 141.86                         | 232.00                            | 126.06                                  | 63.54               | 0                        |
| 194  | LARA SUPER THERMAL POWER PROJECT STAGE-I (2 X 800 MW) POWER                                         | LARA SUPER THERMAL POWER PROJECT STAGE-I (2 X 800 MW) POWER | NTPC                   | 12/2012                         | 06/2017                                        | 06/2017                                           | 11846.00                       | 11846.00                          | 6374.00                                 | 0.00                | 0                        |

155

| SN    | PROJECT                                                                                              | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|-------|------------------------------------------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
| 195   | WR-NR HVDC INTERCONNECTOR FOR IPP PROJECTS IN CHHATTISGARH                                           | POWER                        | PGCIL                  | 03/2012                         | 06/2015                                        | 12/2016                                           |                        9569.76 |                           9569.76 |                                 6249.99 |                0    | 18                       |
| 196   | SYSTEM STRENTHENING IN RAIPUR WARDHA CORRIDOR FOR IPP PROJECTS IN CHHATTISGARH                       | POWER                        | PGCIL                  | 01/2012                         | 01/2015                                        | 10/2016                                           |                        1422.85 |                           1422.85 |                                 1509.12 |                0    | 21                       |
| 197   | ESTABLISHMENT OF POOLING STATIONS AT CHAMPA AND RAIGARH FOR IPP GENERATION PROJECT IN CHHATTISGARH   | POWER                        | PGCIL                  | 05/2011                         | 05/2014                                        | 07/2016                                           |                        1961.87 |                           2310.58 |                                 1817.95 |               17.77 | 26                       |
| 198   | TRANSMISSION SYSTEM STRENGTHENING IN WESTERN PART OF WR FOR IPPS GENERATION PROJECTS IN CHATTISGARH  | POWER                        | PGCIL                  | 11/2011                         | 07/2014                                        | 12/2016                                           |                        2127.51 |                           2127.51 |                                 2371.53 |                0    | 29                       |
| 199   | SYSTEM STRENGTHENING IN NORTH/WEST PART OF WR FOR IPP PROJECTS IN CHATTISGARH                        | POWER                        | PGCIL                  | 12/2011                         | 08/2014                                        | 03/2017                                           |                        1746.65 |                           2228.71 |                                 1532.93 |               27.6  | 31                       |
| 200   | SALKA ROAD -ANUPNAGAR LINE DOUBLING                                                                  | RAILWAYS                     | RVNL                   | 09/2006                         | 03/2010                                        | 12/2017                                           |                         324.9  |                            385.54 |                                    0    |               18.66 | 93                       |
| 201 # | KIRANDUL - JAGDALPUR DOUBLING                                                                        | RAILWAYS                     | ECOR                   | 12/2012                         | N.A.                                           | 03/2018                                           |                         826.57 |                           1143.6  |                                    0    |               38.35 | N.A.                     |
| 202   | DALLI-RAJHARA - RAOGHAT(PART OF DALLI-RAJHARA-JAGDALPUR),NL,RVNL                                     | RAILWAYS                     | RVNL                   | 04/1995                         | 12/2012                                        | N.A.                                              |                         304    |                            631.78 |                                    0    |              107.82 | N.A.                     |
| 203   | FOUR LANING OF ORISSA/CHATTISGARH BORDER - AURANG SECTION                                            | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 02/2013                         | 08/2015                                        | 11/2016                                           |                        1232    |                           1232    |                                 1110.29 |                0    | 15                       |
| 204   | REHABILITATION AND UPGRADATION OF NH-111 FROM KM. 82.500 TO 163.400 (KATHGHORA TO SHIVNAGAR SECTION  | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 11/2015                         | 12/2015                                        | N.A.                                              |                         485.44 |                            485.44 |                                    0    |                0    | N.A.                     |
| 205   | REHABILITATION AND UP GRADATION OF NH-43 FROM KM.81.500-KM 130.00 DHAMTARI- KANKER SECTION.          | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 10/2014                         | 03/2015                                        | N.A.                                              |                         213.47 |                            213.47 |                                    0    |                0    | N.A.                     |
| 206   | REHABILITATION AND UPGRADATION OF NH-43 KM. 180.00 TO 241.00 ( BEDMA- DAHIKONDA) UNDER NHDP-IV       | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 10/2014                         | 03/2015                                        | N.A.                                              |                         298.34 |                            298.34 |                                    0    |                0    | N.A.                     |
| 207   | REHABILITATION AND UPGRADATION OF NH-43 KM. 241.000 TO 298.000 (DAHIKONDA TO JAGDALPUR) UNDER NHDP-I | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 11/2014                         | 03/2015                                        | N.A.                                              |                         262.54 |                            262.54 |                                    0    |                0    | N.A.                     |

156

| SN   | PROJECT                                                                                              | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|------|------------------------------------------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
| 208  | CONSTRUCION OF 2 LANE ROAD FROM KM. 28700-292.00, 322.00-342.00 AND 352.00- 400.00 OF NH 63 (OLD NH- | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 12/2010                         | 12/2012                                        | N.A.                                              | 169.26                         | 169.26                            | 0.00                                    | 0.00                | N.A.                     |
| 209  | REHABILITATION AND UP GRADATION OF NH-12A FROM KM191.422-KM 242.300 CHILPI- KAWARDHA SECTION.        | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 12/2015                         | N.A.                                           | N.A.                                              | 291.05                         | 291.05                            | 0.00                                    | 0.00                | N.A.                     |
| 210  | REHABILITATION AND UP GRADATION OF NH-12A FROM KM246.849-KM 317.406 KAWARDHA- SIMGA SECTION.         | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 12/2014                         | N.A.                                           | N.A.                                              | 394.20                         | 394.20                            | 0.00                                    | 0.00                | N.A.                     |
| 211  | REHABILITATION AND UPGRADATION OF NH-64 FROM KM.0.00 TO 28.110(ZIRAKPUR TO PATIALA SEC.) TO 4 LANE I | ROAD TRANSPOR T AND HIGHWAYS | MORTH                  | 03/2015                         | N.A.                                           | N.A.                                              | 422.34                         | 422.34                            | 49.93                                   | 0.00                | N.A.                     |
| 212  | FOUR LANING OF SIMGA - SARAGAON                                                                      | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 12/2015                         | N.A.                                           | N.A.                                              | 596.67                         | 596.67                            | 0.00                                    | 0.00                | N.A.                     |
| 213  | FOUR LANING OF SARAGAON - BILASPUR                                                                   | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 12/2015                         | N.A.                                           | N.A.                                              | 509.13                         | 509.13                            | 0.00                                    | 0.00                | N.A.                     |
| 214  | FOUR / SIX LANING OF RAIPUR - SIMGA ( PKG-1)                                                         | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 12/2015                         | N.A.                                           | N.A.                                              | 726.67                         | 726.67                            | 0.00                                    | 0.00                | N.A.                     |
| 215  | DEVELOPMENT OF PERMANENT BARRACKS AT 21 LOCATIONS AT ROWGHAT DEPOSIT                                 | STEEL                        | SAIL                   | 04/2014                         | 04/2015                                        | 12/2016                                           | 188.93                         | 188.93                            | 76.97                                   | 0.00                | 20                       |
| 216  | NMDC INTEGRATED STEEL PLANT                                                                          | STEEL                        | NMDC                   | 01/2010                         | 05/2015                                        | 12/2017                                           | 15525.00                       | 15525.00                          | 9392.34                                 | 0.00                | 31                       |
| 217  | EXPANSION OF BHILAI STEEL PLANT                                                                      | STEEL                        | SAIL                   | 08/2010                         | 03/2013                                        | 11/2016                                           | 17265.00                       | 17265.00                          | 16118.07                                | 0.00                | 44                       |
| 218  | DAMAN DEVELOPMENT PROJECT D & N HAVELI                                                               | PETROLEU M                   | ONGC                   | 08/2014                         | 05/2019                                        | 03/2020                                           | 6086.08                        | 6086.08                           | 962.98                                  | 0.00                | 10                       |
| 219  | DELHI                                                                                                | HEALTH AND                   |                        |                                 |                                                |                                                   |                                |                                   |                                         |                     |                          |
|      | AIIMS - MOTHER AND CHILD BLOCK                                                                       | FAMILY WELFARE               | HSCC                   | 12/2013                         | 05/2017                                        | 05/2017                                           | 204.44                         | 204.44                            | 57.15                                   | 0.00                | 0                        |

157

|   SN | PROJECT                                                                                           | SECTOR                    | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|---------------------------------------------------------------------------------------------------|---------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
|  220 | AIIMS - OPD(NEW)                                                                                  | HEALTH AND FAMILY WELFARE | HSCC                   | 08/2014                         | 05/2017                                        | 05/2017                                           |                         293.65 |                            293.65 |                                   84.03 |                0    | 0                        |
|  221 | SAFDARJUNG HOSPITAL RE- DEVELOPMENT AND OTHERS -SUPER SPECIALITY BLOCK                            | HEALTH AND FAMILY WELFARE | HSCC                   | 09/2013                         | 12/2015                                        | 06/2016                                           |                         444.7  |                            444.7  |                                  400    |                0    | 6                        |
|  222 | LHMC NEW DELHI-RE-DEVELOPMENT                                                                     | HEALTH AND FAMILY WELFARE | HSCC                   | 02/2013                         | 11/2013                                        | 11/2014                                           |                         414.11 |                            414.11 |                                  210.92 |                0    | N.A.                     |
|  223 | SAFDARJUNG HOSPITAL, NEW DELHI- REDEVELOPMENT and OTHERS- EMERGENCY BLOCK                         | HEALTH AND FAMILY WELFARE | HSCC                   | 11/2013                         | 01/2016                                        | 04/2016                                           |                         196.7  |                            196.7  |                                  197.38 |                0    | N.A.                     |
|  224 | CREATION OF 400/220 KV SUBSTATIONS IN NCT OF DELHI DURING 12TH PLAN PERIOD (PART-A)               | POWER                     | PGCIL                  | 03/2015                         | 05/2017                                        | 05/2017                                           |                        1394.52 |                           1394.52 |                                    1.7  |                0    | 0                        |
|  225 | CREATION OF 400/220KV SUBSTATIONS IN NCT OF DELHI DURING 12TH PLAN PERIOD (PART-B1)               | POWER                     | PGCIL                  | 05/2015                         | 07/2017                                        | 07/2017                                           |                         780.33 |                            780.33 |                                    0.9  |                0    | 0                        |
|  226 | GRADE SEPERATOR AT DAYABASTI                                                                      | RAILWAYS                  | NR                     | 04/1999                         | N.A.                                           | N.A.                                              |                         156.65 |                            156.65 |                                   50.64 |                0    | N.A.                     |
|  227 | ANAND VIHAR-TILAK BRIDGE 3RD AND 4TH LINE                                                         | RAILWAYS                  | NR                     | 04/2012                         | N.A.                                           | N.A.                                              |                         295.68 |                            295.68 |                                    0.68 |                0    | N.A.                     |
|  228 | ESTABLISHMENT OF CENTRAL ARMED POLICE FORCE INSTITUTE OF MEDICAL SCIENCES(CAPFIMS) AT NEW DELHI   | URBAN DEVELOPM ENT        | CPWD                   | 10/2013                         | 07/2017                                        | 07/2017                                           |                        1219.21 |                           1219.21 |                                    0    |                0    | 0                        |
|  229 | REDEVELOPMENT OF EAST KIDWAI NAGAR                                                                | URBAN DEVELOPM ENT        | NBCC                   | 06/2012                         | 11/2019                                        | 11/2019                                           |                        4264    |                           5298    |                                 1458.93 |               24.25 | 0                        |
|  230 | DELHI MRTS PHASE-III                                                                              | URBAN DEVELOPM ENT        | DMRCL                  | 09/2011                         | 03/2016                                        | 12/2016                                           |                       38585    |                          38585    |                                22638.8  |                0    | 9                        |
|  231 | CONSTRUCTION OF HEAD OFFICE BUILDING OF PNB ON PLAT NO-4 SECTOR 10 DWARKA NEW DELHI               | URBAN DEVELOPM ENT        | CPWD                   | 05/2012                         | 12/2014                                        | 05/2016                                           |                         405.01 |                            405.01 |                                  222.23 |                0    | 17                       |
|  232 | CONSTRUCTION OF EXTENSION BUILDING TO PARLIAMENT HOUSE ANNEXE PARLIAMENT HOUSE COMPLEX NEW DELHI  | URBAN DEVELOPM ENT        | CPWD                   | 05/2009                         | 05/2013                                        | 06/2016                                           |                         261.85 |                            261.85 |                                    0    |                0    | 37                       |
|  233 | CONSTRUCTION OD ADDITIONAL COMPLEX FOR THE SUPREM COURT OF INDIA AT LAND ADJOINING PRAGATI MAIDAN | URBAN DEVELOPM ENT        | CPWD                   | 07/2012                         | 08/2014                                        | N.A.                                              |                         884.3  |                            884.3  |                                  280.48 |                0    | N.A.                     |
|  234 | CONSTRUCTION OF 100 NOS. GPRA TYPE- VII FLATS IN POCKET-I AT DEEN DAYAL UPADHYAYA MARG, NEW DELHI | URBAN DEVELOPM ENT        | CPWD                   | 06/2015                         | N.A.                                           | N.A.                                              |                         197.33 |                            197.33 |                                    0.14 |                0    | N.A.                     |

158

| SN      | PROJECT                                                                                               | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|---------|-------------------------------------------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
| GOA     | GOA                                                                                                   | GOA                          | GOA                    | GOA                             | GOA                                            | GOA                                               | GOA                            | GOA                               | GOA                                     | GOA                 | GOA                      |
| 235     | CONSTRUCTION OF NEW INTERNATIONAL TERMINAL BUILDING(GOA)                                              | CIVIL AVIATION               | AAI                    | 05/2010                         | 05/2012                                        | 03/2015                                           | 335.61                         | 318.00                            | 305.59                                  | -5.25               | N.A.                     |
| 236     | FOUR LANNING OF NH-4A(NH-748) FROM KM 118 TO 125 INCL.FOUR LANE KHNDEAPAR BRIDGE                      | ROAD TRANSPOR T AND HIGHWAYS | NHDP                   | 03/2015                         | N.A.                                           | 04/2018                                           | 297.00                         | 297.00                            | 38.33                                   | 0.00                | N.A.                     |
| 237     | CONSTRUCTION OF MARGOA WESTERN BYPASS FOR NH-17 (NEW NH-66 ) FROM KM. 26 /200 ( CHAINAGE 00/00) TO K  | ROAD TRANSPOR T AND HIGHWAYS | DORTH                  | 03/2015                         | N.A.                                           | N.A.                                              | 298.33                         | 298.33                            | 16.10                                   | 0.00                | N.A.                     |
| 238     | CONST. OF MISSING LINK BETWEEN KM. 11/680 TO KM. 14/020 AND WIDENING OF EXISTING TWO LANE ROAD TO FO  | ROAD TRANSPOR T AND HIGHWAYS | DORTH                  | 03/2015                         | N.A.                                           | N.A.                                              | 184.05                         | 184.05                            | 16.07                                   | 0.00                | N.A.                     |
| 239     | CONST. OF CANACONA BYPASS FROM KM.68/00 (CH.00/00) TO KM. 85/740 (CH. 7/740 ON PANAJI - MANGALORE SE  | ROAD TRANSPOR T AND HIGHWAYS | DORTH                  | 03/2015                         | N.A.                                           | N.A.                                              | 280.16                         | 280.16                            | 25.55                                   | 0.00                | N.A.                     |
| 240     | CONSTRUCTION OF BRIDGE INCLUDING APPROACHES ACROSS RIVER ZUARI ON NH-17 (NH-66) ON PANJIM-MANGALORE   | ROAD TRANSPOR T AND HIGHWAYS | MORTH                  | 10/2015                         | N.A.                                           | N.A.                                              | 936.40                         | 936.40                            | 54.54                                   | 0.00                | N.A.                     |
| 241     | WIDENING TO 4/6 LANES OF EXISTING NH- 17 FROM KM 531/934 (AFTER ZUARI BR.) TO KM 536/250 JN. WITH VER | ROAD TRANSPOR T AND HIGHWAYS | MORTH                  | 12/2015                         | N.A.                                           | N.A.                                              | 773.98                         | 773.98                            | 0.00                                    | 0.00                | N.A.                     |
| 242     | WIDENING TO 4/6/8 LANES OF EXISTING NH-17 FROM KM 522/615 (NEAR GMC) TO KM 530/850 JOINING NEW ZUIAR  | ROAD TRANSPOR T AND HIGHWAYS | MORTH                  | 12/2015                         | N.A.                                           | N.A.                                              | 819.95                         | 819.95                            | 0.00                                    | 0.00                | N.A.                     |
| GUJARAT | GUJARAT                                                                                               | GUJARAT                      | GUJARAT                | GUJARAT                         | GUJARAT                                        | GUJARAT                                           | GUJARAT                        | GUJARAT                           | GUJARAT                                 | GUJARAT             | GUJARAT                  |
| 243     | KAKRAPAR ATOMIC POWER PROJECT - 3 AND 4                                                               | ATOMIC ENERGY                | NPCIL                  | 10/2009                         | 12/2015                                        | 11/2018                                           | 11459.00                       | 11459.00                          | 8418.00                                 | 0.00                | 35                       |
| 244     | 50 MW10 PERSENT WIND ENERGY POWER PROJECT                                                             | PETROLEU M                   | OIL                    | 11/2015                         | 03/2017                                        | 03/2017                                           | 500.00                         | 500.00                            | 0.00                                    | 0.00                | 0                        |
| 245     | NAWAGAM-KOYALI PIPELINE PROJECT                                                                       | PETROLEU M                   | ONGC                   | 11/2014                         | 09/2018                                        | 09/2018                                           | 195.63                         | 195.63                            | 24.60                                   | 0.00                | 0                        |
| 246     | GAMJI REDEVELOPMENT PROJECT                                                                           | PETROLEU M                   | ONGC                   | 05/2015                         | 11/2019                                        | 11/2019                                           | 1671.22                        | 1881.22                           | 0.00                                    | 12.57               | 0                        |

159

| SN    | PROJECT                                                                                        | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|-------|------------------------------------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
| 247   | REVERSE OSMOSIS PLANT FOR ETP AT GUJARAT REFINERY                                              | PETROLEU M                   | IOCL                   | 12/2011                         | 02/2016                                        | 07/2016                                           |                         160    |                            160    |                                   83.33 |                0    | 5                        |
| 248   | PIPELINE REPLACEMENT PROJECT, AHMEDABAD                                                        | PETROLEU M                   | ONGC                   | 09/2011                         | 07/2016                                        | 04/2017                                           |                         202.25 |                            160.16 |                                   79.68 |              -20.81 | 9                        |
| 249   | CONSTRUCTION OF 6 ETPS                                                                         | PETROLEU M                   | ONGC                   | 03/2009                         | 09/2012                                        | 06/2016                                           |                         317.64 |                            240.95 |                                  136.4  |              -24.14 | 45                       |
| 250   | PATAN WIND FARM SITE, GUJARAT 50 MW                                                            | POWER                        | THDCIL                 | 10/2015                         | 10/2016                                        | 10/2016                                           |                         315    |                            315    |                                   46.34 |                0    | 0                        |
| 251   | TRANSMISSION SYSTEM ASSOCIATED WITH KAKRAPAR ATOMIC POWER PROJECT - 3 AND 4                    | POWER                        | PGCIL                  | 02/2014                         | 10/2016                                        | 10/2016                                           |                         378.71 |                            378.71 |                                  136.1  |                0    | 0                        |
| 252   | TRANSMISSION SYSTEM STRENTHENING ASSOCIATED WITH MUNDRA UMPP (PART- A)                         | POWER                        | PGCIL                  | 01/2016                         | 07/2018                                        | 07/2018                                           |                         244.19 |                            244.19 |                                    0    |                0    | 0                        |
| 253   | TRANSMISSION SYSTEM FOR CONNECTIVITY OF ESSAR POWER GUJARAT LIMITED                            | POWER                        | PGCIL                  | 12/2011                         | 02/2014                                        | 03/2016                                           |                         552.44 |                            609.44 |                                  501.6  |               10.32 | N.A.                     |
| 254   | UDHNA-JALGAON WITH ELECTRIFICATION(DOUBLING) (WR)                                              | RAILWAYS                     | WR                     | 04/2008                         | 03/2014                                        | N.A.                                              |                        1389.62 |                           1389.62 |                                    0    |                0    | N.A.                     |
| 255   | AHMEDABAD-HIMMATNAGAR-UDAIPUR (WR)                                                             | RAILWAYS                     | WR                     | 04/2008                         | 03/2013                                        | N.A.                                              |                         394.14 |                            385.6  |                                    0    |               -2.17 | N.A.                     |
| 256   | BHUJ-NALIYA(GC) WITH EXTENSION FROM NALIYA TO VAYOR (WR)                                       | RAILWAYS                     | WR                     | 04/2008                         | 03/2012                                        | N.A.                                              |                         318.24 |                            321.62 |                                    0    |                1.06 | N.A.                     |
| 257   | BHAVNAGAR-WORKSHOP FACILITIES FOR 50 BG COACHES POH PER MONTH (WR)                             | RAILWAYS                     | WR                     | 04/2006                         | 03/2011                                        | N.A.                                              |                         117.36 |                            196.95 |                                  197.77 |               67.82 | N.A.                     |
| 258   | AHMEDABAD-BOTAD (GC)                                                                           | RAILWAYS                     | WR                     | 04/2012                         | N.A.                                           | N.A.                                              |                         567.18 |                            567.18 |                                    2    |                0    | N.A.                     |
| 259   | DHASA-JETALSAR (GC)                                                                            | RAILWAYS                     | WR                     | 04/2012                         | N.A.                                           | N.A.                                              |                         376.59 |                            376.59 |                                    2    |                0    | N.A.                     |
| 260   | MIYAGAM-KARJAN-DABHOI-SAMLAYA (GC)                                                             | RAILWAYS                     | WR                     | 04/2011                         | N.A.                                           | N.A.                                              |                         439.88 |                            439.88 |                                    0.7  |                0    | N.A.                     |
| 261   | RAJKOT-VERAVAL,WANSJALIA TO JATALSAR WITH NEW MM FOR SHAPUR- SARADIYA AND SOMNATH-KODINAR (GC) | RAILWAYS                     | WR                     | 04/1994                         | N.A.                                           | N.A.                                              |                         320.66 |                            913.48 |                                  457.55 |              184.87 | N.A.                     |
| 262 # | PALANPUR-SAMAKHAYALI (DL)                                                                      | RAILWAYS                     | WR                     | 04/2013                         | N.A.                                           | N.A.                                              |                        1266.89 |                           1266.89 |                                    0    |                0    | N.A.                     |
| 263   | VIRAMGAM-SAMAKHIALI (DL)                                                                       | RAILWAYS                     | WR                     | 04/2011                         | N.A.                                           | N.A.                                              |                         446    |                            685.17 |                                  107.61 |               53.63 | N.A.                     |
| 264   | VIRAMGAM-SURENDRANAGAR (DL)                                                                    | RAILWAYS                     | WR                     | 04/2010                         | N.A.                                           | N.A.                                              |                         279.4  |                            279.4  |                                  184.82 |                0    | N.A.                     |
| 265   | VADODARA-SURAT SECTION                                                                         | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 03/2014                         | 08/2016                                        | 08/2016                                           |                         503.16 |                            503.16 |                                  243.76 |                0    | 0                        |
| 266   | AHMEDABAD TO VADODARA SECTION                                                                  | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 01/2013                         | 12/2015                                        | 06/2016                                           |                        2125.24 |                           2125.24 |                                 4508.05 |                0    | 6                        |

160

|   SN | PROJECT                                                                                              | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|------------------------------------------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
|  267 | KANDLA - MUNDRA PORT                                                                                 | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 01/2011                         | 07/2013                                        | 06/2016                                           |                         953.88 |                            953.88 |                                  973.33 |                   0 | 35                       |
|  268 | 4 LANNING OF AHMEDABAD TO GODHARA                                                                    | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 12/2010                         | 06/2013                                        | 06/2016                                           |                        1008.5  |                           1008.5  |                                 1282.25 |                   0 | 36                       |
|  269 | 4 LANING OF JETPUR SOMNATH SECTION OF NH 8D LENGTH KM 127.6                                          | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 03/2012                         | 09/2014                                        | 10/2017                                           |                         828    |                            828    |                                  871.15 |                   0 | 37                       |
|  270 | SAMAIKHIALI - GANDHIDHAM                                                                             | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 09/2010                         | 03/2013                                        | 07/2016                                           |                         805.39 |                            805.39 |                                 1405.85 |                   0 | 40                       |
|  271 | GUJARAT/MAHARASHTRA BORDERSURAT-HAZIRA PORT SECTION                                                  | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 03/2010                         | 09/2012                                        | 12/2016                                           |                        1509.1  |                           1509.1  |                                 3127.97 |                   0 | 51                       |
|  272 | 4 LANNING OF GODHARA TO GUJARAT/MP BORDER                                                            | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 03/2011                         | 08/2013                                        | N.A.                                              |                         785.5  |                            785.5  |                                  923.28 |                   0 | N.A.                     |
|  273 | FOUR LANING OF BHAVNAGAR-TALAJA SECTION OF NH-8E FROM KM. 7.090 TO KM. 53.585 (DESIGN CH FROM KM. 6. | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 05/2016                         | N.A.                                           | N.A.                                              |                         998.18 |                            998.18 |                                    0    |                   0 | N.A.                     |
|  274 | FOUR LANING OF TALAJA MAHUVA SECTION OF NH 8E FROM KM. 53.585 TO KM. 100.100 (DESIGN CHAINAGE FR     | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 05/2016                         | N.A.                                           | N.A.                                              |                         834.64 |                            834.64 |                                    0    |                   0 | N.A.                     |
|  275 | FOUR LANING OF KAGAVADAR - UNA SECTION OF NH-8E FROM KM 139.915 TO KM 180.478 (PACKAGE-IV) IN THE ST | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 05/2016                         | N.A.                                           | N.A.                                              |                         723.64 |                            723.64 |                                    0    |                   0 | N.A.                     |
|  276 | FOUR LANING OF UNA TO KODINAR OF NH-8E FROM KM. 180.478 TO KM 221.610 (PACKAGE-V) IN THE STATE OF GU | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 05/2016                         | N.A.                                           | N.A.                                              |                         763.08 |                            763.08 |                                    0    |                   0 | N.A.                     |

161

| SN   | PROJECT                                                                                              | SECTOR                         | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|------|------------------------------------------------------------------------------------------------------|--------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
| 277  | SIX-LANING OF KAMREJ-CHALTHAN SECTION OF NH-8 FROM KM 248.100 TO KM 264.350 INCLUDING LONG TERM REME | ROAD TRANSPOR T AND HIGHWAYS   | NHAI                   | 05/2016                         | N.A.                                           | N.A.                                              | 425.60                         | 425.60                            | 0.00                                    | 0.00                | N.A.                     |
| 278  | CONSTRUCTION OF 4-LANE LADDOWAL BYPASS                                                               | ROAD TRANSPOR T AND HIGHWAYS   | NHAI                   | 05/2016                         | N.A.                                           | N.A.                                              | 364.56                         | 364.56                            | 0.00                                    | 0.00                | N.A.                     |
| 279  | CONSTRUCTION OF CAMPUS AND BUILDING FOR NATIONAL INSTITUTE OF PHARMACEUTICAL EDUCATION AND RESEARCH( | STEEL                          | HSCL                   | 01/2013                         | N.A.                                           | 12/2017                                           | 175.00                         | 175.00                            | 0.00                                    | 0.00                | N.A.                     |
|      | HARYANA                                                                                              | HARYANA                        | HARYANA                | HARYANA                         | HARYANA                                        | HARYANA                                           | HARYANA                        | HARYANA                           | HARYANA                                 | HARYANA             | HARYANA                  |
| 280  | CONSTRUCTION OF HOSPITAL AND OPD BLOCK NCI JHAJJAR                                                   | HEALTH AND FAMILY WELFARE      | HSCC                   | 09/2014                         | 03/2018                                        | 03/2018                                           | 505.58                         | 505.58                            | 37.00                                   | 0.00                | 0                        |
| 281  | JIND-SONEPAT (NL),NR                                                                                 | RAILWAYS                       | NR                     | 01/2004                         | 03/2012                                        | 12/2012                                           | 238.56                         | 740.00                            | 541.83                                  | 210.19              | N.A.                     |
| 282  | ROHTAK-MEHAM HANSI                                                                                   | RAILWAYS                       | NR                     | 04/2012                         | N.A.                                           | N.A.                                              | 287.00                         | 576.18                            | 2.83                                    | 100.76              | N.A.                     |
| 283  | HISSAR-SIRSA VIA AGROHA AND FATEHABAD                                                                | RAILWAYS                       | NR                     | 04/2013                         | N.A.                                           | N.A.                                              | 400.00                         | 400.00                            | 0.00                                    | 0.00                | N.A.                     |
| 284  | ROHTAK - BHIWANI DOUBLING                                                                            | RAILWAYS                       | NWR                    | 05/2015                         | N.A.                                           | N.A.                                              | 400.00                         | 400.00                            | 0.00                                    | 0.00                | N.A.                     |
| 285  | 4-LANING OF ROHTAK - HISSAR SECTION                                                                  | ROAD TRANSPOR T AND HIGHWAYS   | NHAI                   | 03/2013                         | 06/2016                                        | 06/2016                                           | 959.25                         | 959.25                            | 1224.37                                 | 0.00                | 0                        |
| 286  | FOUR LANING OF HISAR - DABWALI SECTION WITH PS - PACKAGE -I                                          | ROAD TRANSPOR T AND HIGHWAYS   | NHAI                   | 08/2015                         | 02/2018                                        | 02/2018                                           | 723.54                         | 723.54                            | 242.22                                  | 0.00                | 0                        |
| 287  | UP/HARYANA BORDER - YAMUNA NAGAR SAHA- BARWALA - PANCHKULA( PKG - 2)                                 | - ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 10/2015                         | 04/2018                                        | 04/2018                                           | 562.34                         | 562.34                            | 0.00                                    | 0.00                | 0                        |
| 288  | 4 LANING OF AMBALA - KAITHAL - PACKAGE -2                                                            | ROAD TRANSPOR T AND HIGHWAYS   | NHAI                   | 01/2016                         | 07/2018                                        | 07/2018                                           | 574.28                         | 574.28                            | 0.00                                    | 0.00                | 0                        |
| 289  | 4-LANING OF ROHATAK JIND(LENGTH 45 KM)                                                               | ROAD TRANSPOR T AND HIGHWAYS   | NHAI                   | 10/2013                         | 10/2015                                        | 12/2016                                           | 283.25                         | 283.25                            | 179.61                                  | 0.00                | 14                       |

162

| SN   | PROJECT                                                           | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|------|-------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
| 290  | 4 LANING OF AMBALA - KAITHAL - PACKAGE -1                         | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 12/2015                         | 06/2016                                        | 06/2018                                           | 602.95                         | 602.95                            | 0.00                                    | 0.00                | 24                       |
| 291  | ROHTAK-BAWAL                                                      | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 05/2011                         | 11/2013                                        | 12/2016                                           | 650.00                         | 650.00                            | 832.39                                  | 0.00                | 37                       |
| 292  | PANIPAT-JALANDHAR 6 LANE(KM 96 TO 387.1 KM)                       | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 05/2009                         | 11/2011                                        | 12/2016                                           | 1108.00                        | 2288.00                           | 3789.91                                 | 106.50              | 61                       |
| 293  | DELHI/ HARYANA BORDER TO ROHTAK                                   | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 04/2007                         | 05/2010                                        | 12/2016                                           | 486.00                         | 486.00                            | 469.41                                  | 0.00                | 79                       |
| 294  | FOUR LANING OF KAITHAL - RAJASTHAN BORDER                         | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 07/2015                         | N.A.                                           | 01/2018                                           | 1393.00                        | 1393.00                           | 1206.28                                 | 0.00                | N.A.                     |
| 295  | FOUR LANING OF HISAR - DABWALI SECTION WITH PS - PACKAGE -2       | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 11/2015                         | N.A.                                           | 05/2018                                           | 867.66                         | 867.66                            | 179.20                                  | 0.00                | N.A.                     |
| 296  | 8 LANING OF MUKARBA CHOWK TO PANIPAT                              | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 07/2015                         | N.A.                                           | N.A.                                              | 2128.72                        | 2128.72                           | 0.00                                    | 0.00                | N.A.                     |
|      | HIMACHAL PRADESH                                                  | HIMACHAL PRADESH             | HIMACHAL PRADESH       | HIMACHAL PRADESH                | HIMACHAL PRADESH                               | HIMACHAL PRADESH                                  | HIMACHAL PRADESH               | HIMACHAL PRADESH                  | HIMACHAL PRADESH                        | HIMACHAL PRADESH    | HIMACHAL PRADESH         |
| 297  | PARBATI HEP (4X200 MW) (NHPC) II                                  | POWER                        | NHPC                   | 09/2002                         | 09/2009                                        | 12/2018                                           | 3919.59                        | 8398.75                           | 5671.34                                 | 114.28              | 111                      |
| 298  | BHANUPALI-BILASPUR BERI NL                                        | RAILWAYS                     | NR                     | 04/2008                         | N.A.                                           | N.A.                                              | 1046.88                        | 2966.99                           | 40.78                                   | 183.41              | N.A.                     |
| 299  | FOUR LANING OF KIRATPUR NEAR CHOUK SECTION (73.20 KM TO186.50 KM) | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 11/2013                         | 11/2016                                        | 11/2016                                           | 1916.79                        | 1916.79                           | 1438.53                                 | 0.00                | 0                        |
| 300  | FOUR LANING OF PARWANOO -SOLAN                                    | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 09/2015                         | 03/2018                                        | 03/2018                                           | 934.46                         | 934.46                            | 57.43                                   | 0.00                | 0                        |

163

| SN                   | PROJECT                                                               | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|----------------------|-----------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
| 301                  | 2 LANE WITH PAVED SHOULDERS ON KULLU TO MANALI (KM 272/00 TO 309/345) | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 02/2016                         | N.A.                                           | N.A.                                              | 273.20                         | 273.20                            | 0.00                                    | 0.00                | N.A.                     |
| 302                  | DIFFERENT BUILDINGS UNDER PHASE 1 NORTH FOR IIT MANDI AT KAMAND       | URBAN DEVELOPM ENT           | CPWD                   | 11/2012                         | 11/2014                                        | 03/2016                                           | 270.83                         | 270.83                            | 0.00                                    | 0.00                | N.A.                     |
|                      | JAMMU AND KASHMIR                                                     | JAMMU AND KASHMIR            | JAMMU AND KASHMIR      | JAMMU AND KASHMIR               | JAMMU AND KASHMIR                              | JAMMU AND KASHMIR                                 | JAMMU AND KASHMIR              | JAMMU AND KASHMIR                 | JAMMU AND KASHMIR                       | JAMMU AND KASHMIR   | JAMMU AND KASHMIR        |
| 303                  | KISHANGANGA HEP (3X110 MW)                                            | POWER                        | NHPC                   | 01/2009                         | 01/2016                                        | 11/2016                                           | 3642.04                        | 5783.17                           | 4558.57                                 | 58.79               | 10                       |
| 304                  | PAKAL DUL HYDRO ELECTRIC PROJECT (1000 MW)                            | POWER                        | CVPPPL                 | 10/2014                         | 04/2020                                        | 03/2022                                           | 8112.12                        | 8112.12                           | 141.80                                  | 0.00                | 23                       |
| 305 #                | UDHAMPUR-SRINAGAR-BARAMULLA (NL),NR                                   | RAILWAYS                     | NR                     | 03/1995                         | 11/2002                                        | 12/2018                                           | 2500.00                        | 19565.00                          | 0.00                                    | 682.60              | 193                      |
| 306                  | FOUR LANING OF UDHAMBUR - RAMBAN SECTION OF NH-1A                     | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 12/2015                         | 12/2018                                        | 12/2018                                           | 2136.97                        | 2136.97                           | 0.00                                    | 0.00                | 0                        |
| 307                  | FOUR LANING OF RAMBAN - BANIHAL SECTION OF NH-1A                      | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 12/2015                         | 06/2019                                        | 06/2019                                           | 2168.66                        | 2168.66                           | 0.00                                    | 0.00                | 0                        |
| 308                  | NASHRI- CHANANI                                                       | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 05/2011                         | 06/2015                                        | 07/2016                                           | 2159.00                        | 2159.00                           | 4125.67                                 | 0.00                | 13                       |
| 309                  | QUAZIGUND-BANIHAL KM.220.00 TO KM.188.00                              | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 07/2010                         | 07/2015                                        | 07/2017                                           | 1987.00                        | 1987.00                           | 1637.87                                 | 0.00                | 24                       |
| 310                  | SRINAGAR TO BANIHAL                                                   | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 06/2011                         | 06/2014                                        | 12/2016                                           | 1100.70                        | 1100.70                           | 1282.79                                 | 0.00                | 30                       |
| 311                  | JAMMU-UDHAMPUR KM.27.5 TO KM.67.00                                    | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 07/2010                         | 07/2013                                        | 12/2016                                           | 1813.76                        | 1813.76                           | 2405.99                                 | 0.00                | 41                       |
|                      | JHARKHAND                                                             | JHARKHAND                    | JHARKHAND              | JHARKHAND                       | JHARKHAND                                      | JHARKHAND                                         | JHARKHAND                      | JHARKHAND                         | JHARKHAND                               | JHARKHAND           | JHARKHAND                |
| 312                  | NORTH TISRA AND SOUTH TISRA EXPANSION OCP (6MTY)                      | COAL                         | BCCL                   | 02/2014                         | 03/2021                                        | 03/2017                                           | 555.52                         | 555.52                            | 3.52                                    | 0.00                | -48                      |
| 313 KAPURIA UG(PSLW) | 313 KAPURIA UG(PSLW)                                                  | COAL                         | BCCL                   | 08/2011                         | 04/2017                                        | 04/2017                                           | 988.35                         | 988.35                            | 45.26                                   | 0.00                | 0                        |

164

| SN    | PROJECT                                                                                  | SECTOR              | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|-------|------------------------------------------------------------------------------------------|---------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
| 314   | AMRAPALI OC(12MTY)                                                                       | COAL                | CCL                    | 02/2012                         | 03/2020                                        | 03/2020                                           | 858.11                         | 858.11                            | 110.10                                  | 0.00                | 0                        |
| 315   | HURA - C OC (3 MTY)                                                                      | COAL                | ECL                    | 10/2015                         | 03/2022                                        | 03/2022                                           | 359.69                         | 359.69                            | 6.49                                    | 0.00                | 0                        |
| 316   | MADHUBAND NLW WASHERY                                                                    | COAL                | BCCL                   | 08/2010                         | 05/2014                                        | 10/2016                                           | 289.45                         | 289.45                            | 122.47                                  | 0.00                | 29                       |
| 317   | RAJMAHAL OC EXP.                                                                         | COAL                | ECL                    | 09/2009                         | 03/2014                                        | 09/2016                                           | 153.82                         | 153.82                            | 82.30                                   | 0.00                | 30                       |
| 318   | PATHERDIH NLW WASHERY                                                                    | COAL                | BCCL                   | 10/2012                         | 04/2014                                        | 11/2016                                           | 269.82                         | 269.82                            | 79.72                                   | 0.00                | 31                       |
| 319   | MURAIDIH UG TURN-KEY PROJECT                                                             | COAL                | BCCL                   | 02/2011                         | 04/2014                                        | 03/2017                                           | 339.88                         | 339.88                            | 12.08                                   | 0.00                | 35                       |
| 320   | KARMA OCP (1.0MTY)                                                                       | COAL                | CCL                    | 06/2009                         | 03/2014                                        | 03/2017                                           | 162.46                         | 162.46                            | 72.04                                   | 0.00                | 36                       |
| 321   | MOONIDIH XV SEAM UG                                                                      | COAL                | BCCL                   | 08/2011                         | 04/2015                                        | 04/2019                                           | 1230.27                        | 1230.27                           | 49.04                                   | 0.00                | 48                       |
| 322   | NORTH URIMARI OCP (3.0 MTY)                                                              | COAL                | CCL                    | 12/2007                         | 03/2012                                        | 03/2017                                           | 179.87                         | 179.87                            | 95.73                                   | 0.00                | 60                       |
| 323   | ASHOK EXPN OCP CCL (10 MTY)                                                              | COAL                | CCL                    | 12/2007                         | 03/2011                                        | 03/2017                                           | 341.63                         | 341.63                            | 121.94                                  | 0.00                | 72                       |
| 324   | MAGADH OC 20 MTY (CCL)                                                                   | COAL                | CCL                    | 08/2008                         | 07/2012                                        | 03/2021                                           | 706.40                         | 706.40                            | 79.49                                   | 0.00                | 104                      |
| 325   | RAJRAPPA RCE OCP ( 3.0 MTY)                                                              | COAL                | CCL                    | 12/2009                         | 03/2016                                        | 03/2016                                           | 510.85                         | 510.85                            | 224.70                                  | 0.00                | N.A.                     |
| 326   | PURNADIH OCP (3.0 MTY)                                                                   | COAL                | CCL                    | 07/2008                         | 03/2013                                        | 03/2016                                           | 210.98                         | 210.98                            | 152.14                                  | 0.00                | N.A.                     |
| 327   | TAPIN OCP (2.5 MTY)                                                                      | COAL                | CCL                    | 08/2008                         | 03/2012                                        | 03/2016                                           | 264.68                         | 264.68                            | 147.62                                  | 0.00                | N.A.                     |
| 328   | CHURI BENTI UG (0.81 MTY)                                                                | COAL                | CCL                    | 08/2007                         | 03/2011                                        | 03/2016                                           | 163.51                         | 163.51                            | 36.16                                   | 0.00                | N.A.                     |
| 329   | RESITEMENT OF TATA NAGAR AND RACHI DEPOTS TO KHUNTI (JHARKHAND)                          | PETROLEU M          | IOCL                   | 04/2011                         | 05/2015                                        | 12/2016                                           | 191.96                         | 191.96                            | 77.80                                   | 0.00                | 19                       |
| 330   | NORTH KARANPURA STPP (3X660 MW)                                                          | POWER               | NTPC                   | 02/2014                         | 02/2019                                        | 02/2019                                           | 14366.58                       | 14366.58                          | 2862.00                                 | 0.00                | 0                        |
| 331   | TRANSMISSION SYSTEM FOR PHASE-1 GENERATION PROJECTS IN JHARKHAND AND WEST BENGAL-PART-A1 | POWER               | PGCIL                  | 10/2011                         | 11/2013                                        | 06/2016                                           | 558.26                         | 558.26                            | 590.81                                  | 0.00                | 31                       |
| 332   | BOKARO THERMAL POWER STATION-A                                                           | POWER               | DVC                    | 08/2006                         | 12/2011                                        | 09/2016                                           | 2313.00                        | 4237.67                           | 3533.84                                 | 83.21               | 57                       |
| 333   | RAJKHARSWAN- CHAKRADHARPUR 3RD LINE (20 KM) JHARKHAND                                    | RAILWAYS            | SER                    | 04/2012                         | 12/2016                                        | 12/2016                                           | 148.77                         | 209.00                            | 0.36                                    | 40.49               | 0                        |
| 334   | KODERMA GIRIDH (NL), ECR                                                                 | RAILWAYS            | ECR                    | 04/1996                         | N.A.                                           | 03/2010                                           | 768.87                         | 768.87                            | 595.54                                  | 0.00                | N.A.                     |
| 335   | RANCHI-LOHARDAGA(GC),SER                                                                 | RAILWAYS            | SER                    | 04/1997                         | 06/2004                                        | 12/2015                                           | 194.07                         | 335.00                            | 0.00                                    | 72.62               | N.A.                     |
| 336   | DANGOAPOSI-RAJKHARSWAN 3RD LINE DOUBLING                                                 | RAILWAYS            | SER                    | 04/2010                         | 12/2015                                        | 03/2016                                           | 309.44                         | 583.00                            | 74.85                                   | 88.40               | N.A.                     |
| 337   | MANOHARPUR-BONDAMUNDA 3RD LINE DOUBLING                                                  | RAILWAYS            | SER                    | 04/2012                         | N.A.                                           | 12/2017                                           | 258.20                         | 365.00                            | 1.19                                    | 41.36               | N.A.                     |
| 338   | TINPAHAR - SAHIBGANJ (ER)                                                                | RAILWAYS            | ER                     | 04/2008                         | 03/2012                                        | N.A.                                              | 167.73                         | 167.73                            | 84.90                                   | 0.00                | N.A.                     |
| 339   | MANDARHILL-DUMKA-RAMPURHAT (NL),ER                                                       | RAILWAYS            | ER                     | 04/1995                         | 12/2011                                        | N.A.                                              | 900.05                         | 900.05                            | 0.00                                    | 0.00                | N.A.                     |
| 341 # | KODERMA-RANCHI VIA BARKAKANA (NL),ECR                                                    |                     | ECR                    | 03/1999                         | 07/2005                                        |                                                   | 2957.21                        | 2957.21                           | 0.00                                    | 0.00                | N.A.                     |
|       |                                                                                          | RAILWAYS            |                        |                                 |                                                | N.A.                                              |                                |                                   |                                         |                     |                          |
| 342   | KODERMA-TILAIYA (NL), ECR                                                                | RAILWAYS            | ECR                    | 04/2002                         | N.A.                                           | N.A.                                              | 459.91                         | 418.17                            | 252.86                                  | -9.08               | N.A.                     |
| 343   | TWO LANE WITH PAVED SHOULDERS OF CHAS -RAMGARH SECTION OF NH-23                          | ROAD TRANSPOR T AND | NHAI                   | 09/2015                         | 09/2017                                        | 09/2017                                           | 341.61                         | 341.61                            | 120.70                                  | 0.00                | 0                        |

165

| SN        | PROJECT                                                                                              | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|-----------|------------------------------------------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
| 344       | RANCHI-RARGA-JAMSETHPUR                                                                              | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 12/2012                         | 06/2015                                        | 05/2017                                           | 1479.00                        | 1479.00                           | 520.79                                  | 0.00                | 23                       |
| 345       | 4-LANNING OF MAHULIA BAHARAGORA- JH/WB BORDER SECTION                                                | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 02/2016                         | N.A.                                           | N.A.                                              | 997.15                         | 997.15                            | 0.00                                    | 0.00                | N.A.                     |
| 346       | CONSTRUCTION OF RURAL ROADS WITH FIVE YEAR MAINTEINANCE UNDER PMGSY-JHARKHAND                        | STEEL                        | HSCL                   | 12/2007                         | 06/2016                                        | 06/2016                                           | 253.92                         | 253.92                            | 194.47                                  | 0.00                | 0                        |
| 347       | CONSTRUCTION OF RURAL ROAD DEVELOPMENT AUTHORITY UNDER PHASE-XII                                     | STEEL                        | HSCL                   | 02/2014                         | 12/2016                                        | 12/2016                                           | 787.29                         | 787.29                            | 306.73                                  | 0.00                | 0                        |
| 348       | EXPANSION OF GUA ORE MINES WITH BENEFICIATION FACILITIES AND INSTALLATION OF PELLET PLANT            | STEEL                        | SAIL                   | 02/2014                         | 09/2017                                        | 09/2017                                           | 4749.00                        | 4749.00                           | 13.76                                   | 0.00                | 0                        |
| 349       | NEW SINTER PLANT AT BOKARO STEEL PLANT                                                               | STEEL                        | SAIL                   | 03/2015                         | 10/2017                                        | 10/2017                                           | 1034.01                        | 1034.01                           | 61.81                                   | 0.00                | 0                        |
| 350       | MODERNISATION OF STEEL MELTING SHOP NO.1 AT BOKARO STEEL PLANT                                       | STEEL                        | SAIL                   | 05/2015                         | 12/2017                                        | 12/2017                                           | 1154.18                        | 1154.18                           | 103.44                                  | 0.00                | 0                        |
| 351       | CONSTRUCTION OF ROAD AND BRIDGE IN GIRIDHI, KODERMA, HAZARIBAG, RAMGARH AND CHATRA DISTRICT          | STEEL                        | HSCL                   | 12/2007                         | 03/2018                                        | 03/2018                                           | 200.00                         | 200.00                            | 134.15                                  | 0.00                | 0                        |
| 352       | ALTERNATE GAS NETWORK AT BSL                                                                         | STEEL                        | SAIL                   | 03/2015                         | 03/2018                                        | 03/2018                                           | 255.19                         | 255.19                            | 35.87                                   | 0.00                | 0                        |
| 353       | CONSTRUCTION OF ROAD AND BRIDGE UNDER PMGSY                                                          | STEEL                        | HSCL                   | 04/2013                         | 04/2018                                        | 04/2018                                           | 170.00                         | 170.00                            | 99.91                                   | 0.00                | 0                        |
| 354       | REBUILDING OF COB-7 AT BSL                                                                           | STEEL                        | SAIL                   | 10/2013                         | 05/2016                                        | 12/2016                                           | 245.67                         | 245.67                            | 117.68                                  | 0.00                | 7                        |
| 355       | 2000 BOYS HOSTEL(1000 DOUNLE BEDDED ROOM) AT ISM DHANBAD                                             | URBAN DEVELOPM ENT           | CPWD                   | 09/2012                         | 03/2016                                        | 09/2017                                           | 171.86                         | 171.86                            | 20.21                                   | 0.00                | 18                       |
| KARNATAKA | KARNATAKA                                                                                            | KARNATAKA                    | KARNATAKA              | KARNATAKA                       | KARNATAKA                                      | KARNATAKA                                         | KARNATAKA                      | KARNATAKA                         | KARNATAKA                               | KARNATAKA           | KARNATAKA                |
| 356       | GAIL GAS LTD BENGALURU CGD PROJECT                                                                   | PETROLEU M                   | GAIL                   | 02/2015                         | 02/2020                                        | 02/2020                                           | 749.00                         | 749.00                            | 0.00                                    | 0.00                | 0                        |
| 357       | MANGALORE HASSAN MYSORE SOLUR LPG PIPELINE (MHMSLPL)                                                 | PETROLEU M                   | HPCL                   | 02/2012                         | 11/2015                                        | 11/2016                                           | 666.00                         | 838.08                            | 616.04                                  | 25.84               | 12                       |
| 358       | STRATEGIC CRUDE OIL STORAGE PROJECT AT MANGALORE                                                     | PETROLEU M                   | ISPRL                  | 01/2006                         | 10/2011                                        | 04/2016                                           | 732.00                         | 1227.00                           | 951.70                                  | 67.62               | N.A.                     |
| 359       | KUDGI STPP STAGE 1                                                                                   | POWER                        | NTPC                   | 01/2012                         | 01/2017                                        | 03/2017                                           | 15166.19                       | 15166.19                          | 10871.00                                | 0.00                | 2                        |
| 360       | SUB-STATION EXT. WORKS ASSOCIATED WITH TRANS. SYSTEM REQUIRED FOR EVACUATION OF POWER FROM KUDGI TPS | POWER                        | PGCIL                  | 02/2014                         | 12/2015                                        | 07/2016                                           | 167.40                         | 167.40                            | 91.20                                   | 0.00                | 7                        |
| 361       | GULBARGA-BIDAR,SCR(NL)                                                                               | RAILWAYS                     | SCR                    | 02/1998                         | N.A.                                           | 03/2015                                           | 242.42                         | 844.00                            | 527.87                                  | 248.16              | N.A.                     |
| 362       | RAMANAGRAM-MYSORE DOUBLING WITH ELECTRIFICATION OF KENGESII- MUSORE (SWR)                            | RAILWAYS                     | SWR                    | 04/2007                         | 03/2013                                        | 09/2015                                           | 482.00                         | 874.57                            | 0.00                                    | 81.45               | N.A.                     |

166

| SN    | PROJECT                                                                                              | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|-------|------------------------------------------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
| 363   | HOSADURGA - CHICKJAJUR (28.89 KM)                                                                    | RAILWAYS                     | SWR                    | 04/2010                         | N.A.                                           | 09/2015                                           |                         203.4  |                            203.4  |                                  143.28 |                0    | N.A.                     |
| 364   | MARIKUPPAM - KUPPAM                                                                                  | RAILWAYS                     | SWR                    | 04/2012                         | 01/1999                                        | N.A.                                              |                         285.57 |                            279.54 |                                    1.38 |               -2.11 | N.A.                     |
| 365   | TUMKUR-CHITRADURGA-DAVENGERE NL                                                                      | RAILWAYS                     | SWR                    | 04/2011                         | N.A.                                           | N.A.                                              |                         913    |                           1801.01 |                                    1.13 |               97.26 | N.A.                     |
| 366   | MUNIRABAD (GINGERA) -RAICHUR NL                                                                      | RAILWAYS                     | SWR                    | 04/2007                         | N.A.                                           | N.A.                                              |                         179.65 |                           1350.91 |                                  363.28 |              651.97 | N.A.                     |
| 367   | BAGALKOT-KUDACHI NL                                                                                  | RAILWAYS                     | SWR                    | 04/2010                         | N.A.                                           | N.A.                                              |                         377.93 |                            986.3  |                                   95.16 |              160.97 | N.A.                     |
| 368   | CHIKBALLA-PUR-PUTTTAPARTHY-SRI SATYA SAI NILAYAM NL                                                  | RAILWAYS                     | SWR                    | 04/2013                         | N.A.                                           | N.A.                                              |                         558    |                            692.43 |                                    0    |               24.09 | N.A.                     |
| 369   | SHIMOGA-HARIHAR NL                                                                                   | RAILWAYS                     | SWR                    | 04/2011                         | N.A.                                           | N.A.                                              |                         562.74 |                            832.47 |                                    0.94 |               47.93 | N.A.                     |
| 370   | WHITE FIELD-KOLAR NL                                                                                 | RAILWAYS                     | SWR                    | 04/2011                         | N.A.                                           | N.A.                                              |                         341.05 |                            348.85 |                                    0.34 |                2.29 | N.A.                     |
| 371 # | HOSPET-HUBLI-LONDA-VASCODAGAMA DL                                                                    | RAILWAYS                     | SWR                    | 04/2010                         | N.A.                                           | N.A.                                              |                        2127    |                           2127    |                                  282.11 |                0    | N.A.                     |
| 372   | TORANAGALLU-RANJITPURA DL                                                                            | RAILWAYS                     | SWR                    | 04/2011                         | N.A.                                           | N.A.                                              |                         146.75 |                            167.5  |                                    0.32 |               14.14 | N.A.                     |
| 373   | GADAG-WADI NL                                                                                        | RAILWAYS                     | SWR                    | 04/2013                         | N.A.                                           | N.A.                                              |                        1117    |                           1922    |                                    1.39 |               72.07 | N.A.                     |
| 374   | CHIKBALLA-PUR-GOWRIBIDANUR NL                                                                        | RAILWAYS                     | SWR                    | 04/2013                         | N.A.                                           | N.A.                                              |                         327.25 |                            367.77 |                                    0    |               12.38 | N.A.                     |
| 375   | HUBLI-ANKOLA(NL),SWR                                                                                 | RAILWAYS                     | SWR                    | 04/1997                         | N.A.                                           | N.A.                                              |                         227    |                           2135    |                                    0    |              840.53 | N.A.                     |
| 376   | HASSAN-BANGALORE VIA SHRAVANA- BELGOLA(NL),SWR                                                       | RAILWAYS                     | SWR                    | 02/1997                         | N.A.                                           | N.A.                                              |                         295    |                           1289.92 |                                    0    |              337.26 | N.A.                     |
| 377   | BANGLORE - SATYAMANGALAM (NL)(SWR)                                                                   | RAILWAYS                     | SWR                    | 04/1996                         | N.A.                                           | N.A.                                              |                         138    |                           1382.78 |                                    2.77 |              902.01 | N.A.                     |
| 378   | HUBLI- CHIKJAJUR                                                                                     | RAILWAYS                     | SWR                    | 03/2015                         | N.A.                                           | N.A.                                              |                        1900    |                           1900    |                                    0    |                0    | N.A.                     |
| 379   | ARSIKERE-TUMKUR                                                                                      | RAILWAYS                     | SWR                    | 03/2015                         | N.A.                                           | N.A.                                              |                         960    |                            960    |                                    0    |                0    | N.A.                     |
| 380   | 4-LANING OF GOA/KARNATAKA BORDER- KUNDAPUR SECTION                                                   | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 05/2014                         | 08/2016                                        | 08/2016                                           |                        1655.01 |                           1655.01 |                                  845    |                0    | 0                        |
| 381   | TWO LANE WITH PAVED SHOULDERS OF BIJAPUR - GULBARGA - HOMNABAD - SECTION OF NH-218 ( NEW NH NO -50)  | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 05/2015                         | 09/2017                                        | 09/2017                                           |                         709    |                            709    |                                    0    |                0    | 0                        |
| 382   | REHABILITATION AND UPGRADING TO 2 LANES/2 LANE WITH PAVED SHOULDERS CONFIGURATION OF "MADHUGIRI-MULB | ROAD TRANSPOR T AND HIGHWAYS | MORTH                  | 01/1991                         | 01/2018                                        | 01/2018                                           |                         219.4  |                            219.4  |                                    0    |                0    | 0                        |
| 383   | STRENGTHENING AND WIDENING TO TWO LANE WITH PAVED SHOULDERS FROM KM.106.00 TO 153.00 OF NH-218 BIJAP | ROAD TRANSPOR T AND HIGHWAYS | MORTH                  | 03/2015                         | 11/2015                                        | 11/2017                                           |                         165.67 |                            165.67 |                                    0    |                0    | 24                       |
| 384   | STRENGTHENING AND WIDENING TO TWO LANE WITH PAVED SHOULDERS FROM KM.56.00 TO 106.00 OF NH-218 BIJAPU | ROAD TRANSPOR T AND HIGHWAYS | MORTH                  | 03/2015                         | 11/2015                                        | 11/2017                                           |                         159.12 |                            159.12 |                                    0    |                0    | 24                       |

167

| SN     | PROJECT                                                                     | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|--------|-----------------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
| 385    | 4 LANNING OF BELGUM-KHANPUR SECTION AND 2 LANING OF KHANPUR- KNT/GOA BORDER | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 03/2011                         | 09/2013                                        | 12/2016                                           | 359.00                         | 359.00                            | 2.74                                    | 0.00                | 39                       |
| 386    | HUNGUND-SURATHKAL AND MANGALORE- KNT/KERALA BORDER                          | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 09/2010                         | N.A.                                           | 06/2016                                           | 946.00                         | 946.00                            | 818.53                                  | 0.00                | N.A.                     |
| 387    | FOUR LANING OF HOSPET - CHITRADURGA                                         | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 01/1991                         | N.A.                                           | 08/2018                                           | 1388.00                        | 1388.00                           | 98.23                                   | 0.00                | N.A.                     |
| 388    | 4-LANNING EXISTING KM 189.700 TO 237.00] HASSAN TO MARANAHALLY              | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 03/2016                         | N.A.                                           | N.A.                                              | 701.40                         | 701.40                            | 0.00                                    | 0.00                | N.A.                     |
| 389    | 4-LANNING EXISTING KM 263.00 TO 328.00] ADDAHOLE TO BANTAWAL                | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 03/2016                         | N.A.                                           | N.A.                                              | 870.00                         | 870.00                            | 0.00                                    | 0.00                | N.A.                     |
| 390    | CONSTRUCTION OF MEDICAL COLLEGE AND HOSPITAL AT GULBARGA                    | STEEL                        | HSCL                   | 05/2005                         | 02/2014                                        | 03/2016                                           | 768.88                         | 1070.97                           | 1070.97                                 | 39.29               | N.A.                     |
| 391    | CONSTRUCTION OF PARAMEDICAL AND ALLIED HEALTH INSTITUTE AT GULBARGA         | STEEL                        | HSCL                   | 07/2011                         | 12/2015                                        | 04/2016                                           | 324.87                         | 324.87                            | 263.57                                  | 0.00                | N.A.                     |
| 392    | BANGALORE METRO RAIL PROJECT PHASE-2                                        | URBAN DEVELOPM ENT           | BMRCL                  | 02/2014                         | 02/2019                                        | 03/2020                                           | 26405.14                       | 26405.14                          | 692.81                                  | 0.00                | 13                       |
| 393    | BANGALORE METRO RAIL PROJECT                                                | URBAN DEVELOPM ENT           | MRTP                   | 05/2006                         | 06/2011                                        | 11/2016                                           | 6395.00                        | 14405.01                          | 13905.48                                | 125.25              | 65                       |
| KERALA | KERALA                                                                      | KERALA                       | KERALA                 | KERALA                          | KERALA                                         | KERALA                                            | KERALA                         | KERALA                            | KERALA                                  | KERALA              | KERALA                   |
| 394    | INTEGRATED REFINERY EXPANSION PROJECT                                       | PETROLEU M                   | BPCL                   | 03/2012                         | 05/2016                                        | 05/2016                                           | 14225.00                       | 16504.00                          | 5969.01                                 | 16.02               | 0                        |
| 395    | PALAKKAD LPG PLANT                                                          | PETROLEU M                   | BPCL                   | 02/2015                         | 06/2017                                        | 06/2017                                           | 184.00                         | 184.00                            | 0.00                                    | 0.00                | 0                        |
| 396    | LPG TERMINAL AT KOCHI                                                       | PETROLEU M                   | IOCL                   | 10/2015                         | 10/2017                                        | 02/2018                                           | 607.06                         | 714.25                            | 57.80                                   | 17.66               | 4                        |
| 397    | STRATEGIC CRUDE OIL STORAGE PROJECT AT PADUR                                | PETROLEU M                   | ISPRL                  | 01/2006                         | 01/2012                                        | 05/2016                                           | 993.00                         | 1693.00                           | 1398.50                                 | 70.49               | 52                       |
| 398    | ANGAMALI-SABARIMALA (N.L.)(SR)                                              | RAILWAYS                     | SR                     | 10/1998                         | N.A.                                           | N.A.                                              | 550.00                         | 1566.00                           | 137.40                                  | 184.73              | N.A.                     |
| 399    | KUMBALAM-TURAVUR                                                            | RAILWAYS                     | SR                     | 04/2011                         | N.A.                                           | N.A.                                              | 252.96                         | 252.96                            | 1.48                                    | 0.00                | N.A.                     |
| 400    | CHENGANNUR-CHINGAVANAM                                                      | RAILWAYS                     | SR                     | 04/2006                         | N.A.                                           | N.A.                                              | 191.72                         | 222.95                            | 112.40                                  | 16.29               | N.A.                     |
| 401    | ERNAKULAM-KUMBALAM                                                          | RAILWAYS                     | SR                     | 04/2010                         | N.A.                                           | N.A.                                              | 189.24                         | 189.24                            | 1.52                                    | 0.00                | N.A.                     |

168

| SN             | PROJECT                                                                                               | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|----------------|-------------------------------------------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
| 402            | CONSTRUCTION OF 6.80 KM 2 LANE WITH PAVED SHOULDERS ALAPPUZHA BYPASS ON NH47 NEW NH 66 FROM KM 408.1  | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 01/2014                         | 09/2017                                        | 09/2017                                           | 255.75                         | 348.43                            | 0.02                                    | 36.24               | 0                        |
| 403            | CONSTRUCTION OF 13.0 KM 2 LANE WITH PAVED SHOULDERS KOLLAM BYPASS ON NH47 (NEW NH 66) FROM KM 486/50  | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 01/2014                         | 11/2017                                        | 11/2017                                           | 267.16                         | 352.05                            | 0.02                                    | 31.77               | 0                        |
| 404            | SIX LANNING OF VADAKKANCHERRY THRISSURESECTION KM 240 270KM                                           | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 02/2010                         | 08/2012                                        | 03/2017                                           | 617.00                         | 617.00                            | 283.01                                  | 0.00                | 55                       |
| 405            | 4 LANING OF KAZHAKKOTTAM TO MUKKOLA SECTION OF NH-47                                                  | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 06/2015                         | N.A.                                           | 11/2017                                           | 845.24                         | 845.24                            | 95.28                                   | 0.00                | N.A.                     |
| 406            | 4 LANNING OF MUKKOLA JUNCTION TO KERALA/ TAMIL NADU BORDER FROM KM 26.500 TO KM 43.000 OF NH-47 IN T  | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 04/2016                         | N.A.                                           | N.A.                                              | 804.97                         | 804.97                            | 0.00                                    | 0.00                | N.A.                     |
| 407            | RAIL CONNECTIVITY TO ICTT AT VALLARPADAM AT COCHIN PORT TRUST                                         | SHIPPING AND PORTS           | RVNL                   | 03/2007                         | 04/2009                                        | 08/2016                                           | 245.67                         | 409.83                            | 350.68                                  | 66.82               | 88                       |
| 408            | KOCHI METRO RAIL PROJECT                                                                              | URBAN DEVELOPM ENT           | KMRCL                  | 07/2012                         | 07/2017                                        | 06/2017                                           | 5181.79                        | 5181.79                           | 0.00                                    | 0.00                | -1                       |
| 409            | CONSTRUCTION OF MEGA HOSTEL II FOR NIT CALICUT KERALA                                                 | URBAN DEVELOPM ENT           | CPWD                   | 01/2010                         | 10/2012                                        | N.A.                                              | 165.23                         | 165.23                            | 0.00                                    | 0.00                | N.A.                     |
| MADHYA PRADESH | MADHYA PRADESH                                                                                        | MADHYA PRADESH               | MADHYA PRADESH         | MADHYA PRADESH                  | MADHYA PRADESH                                 | MADHYA PRADESH                                    | MADHYA PRADESH                 | MADHYA PRADESH                    | MADHYA PRADESH                          | MADHYA PRADESH      | MADHYA PRADESH           |
| 410            | RAJNAGAR OCP RPR (1.70 MTY)                                                                           | COAL                         | SECL                   | 12/2014                         | 03/2021                                        | 03/2021                                           | 357.80                         | 357.80                            | 113.00                                  | 0.00                | 0                        |
| 411            | KANCHAN OC EXPANSION                                                                                  | COAL                         | SECL                   | 12/2014                         | 03/2021                                        | 03/2021                                           | 371.04                         | 371.04                            | 27.52                                   | 0.00                | 0                        |
| 412            | AMADAND OPENCAST EXPANSION PROJECT                                                                    | COAL                         | SECL                   | 03/2016                         | 03/2021                                        | 03/2021                                           | 869.44                         | 869.44                            | 0.00                                    | 0.00                | 0                        |
| 413            | BATURA HIGHWALL PROJECT                                                                               | COAL                         | SECL                   | 07/2015                         | 03/2022                                        | 03/2022                                           | 231.92                         | 231.92                            | 0.00                                    | 0.00                | 0                        |
| 414            | RAMPUR BATURA OCP (4.0 MTY)                                                                           | COAL                         | SECL                   | 08/2015                         | 03/2023                                        | 03/2023                                           | 1186.64                        | 1186.64                           | 12.75                                   | 0.00                | 0                        |
| 415            | MALACHUA OPENCAST PROJECT                                                                             | COAL                         | SECL                   | 10/2015                         | 03/2023                                        | 03/2023                                           | 488.33                         | 488.33                            | 0.00                                    | 0.00                | 0                        |
| 416            | AMRITDHARA OC PROJECT                                                                                 | COAL                         | SECL                   | 02/2015                         | 03/2023                                        | 03/2023                                           | 481.60                         | 481.60                            | 0.00                                    | 0.00                | 0                        |
| 417            | NIGAHI OC EXPANSION PROJECT 10 MTY TO 15 MTY, SINGRAULI                                               | COAL                         | NCL                    | 10/2007                         | 03/2012                                        | 03/2017                                           | 259.40                         | 486.57                            | 158.12                                  | 87.58               | 60                       |
| 418            | EXPANSION OF MALANJKHAND MINE- DEVELOPMENT OF UNDERGROUND MINE UNDER EXISTING OPEN CAST MINE OF CAPAC | MINES                        | HCL                    | 09/2011                         | 09/2017                                        | 04/2020                                           | 1856.00                        | 1176.00                           | 11.08                                   | -36.64              | 31                       |

169

|   SN | PROJECT                                                                                         | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|-------------------------------------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
|  419 | SIX PIPELINE REPLACEMENT PROJECT                                                                | PETROLEU M                   | ONGC                   | 03/2009                         | 01/2017                                        | 01/2017                                           |                         181.02 |                            173.28 |                                   94.48 |               -4.28 | 0                        |
|  420 | TRANSMISSION SYSTEM FOR ULTRA MEGA SOLAR PARK (750 MW)                                          | POWER                        | PGCIL                  | 01/2016                         | 03/2017                                        | 03/2017                                           |                         305.04 |                            305.04 |                                    9.3  |                0    | 0                        |
|  421 | GADARWARA SUPER THERMAL POWER PROJECT STAGE-I                                                   | POWER                        | NTPC                   | 03/2013                         | 09/2017                                        | 09/2017                                           |                       11638.5  |                          11638.5  |                                 5789    |                0    | 0                        |
|  422 | KHARGONE STPP STAGE I (1320 MW)                                                                 | POWER                        | NTPC                   | 03/2015                         | 09/2019                                        | 09/2019                                           |                        9870.51 |                           9870.51 |                                 1570    |                0    | 0                        |
|  423 | BHOPAL BINA 3D LINE DOUBLING                                                                    | RAILWAYS                     | RVNL                   | 09/2007                         | 03/2010                                        | 06/2017                                           |                         687.2  |                            950    |                                    0    |               38.24 | 87                       |
|  424 | RAMGANJMUNDI-BHOPAL (NL),WCR                                                                    | RAILWAYS                     | WCR                    | 04/2001                         | N.A.                                           | 03/2017                                           |                         470.92 |                           1225.9  |                                  238.69 |              160.32 | N.A.                     |
|  425 | CHHINDWARA - NAGPUR (GC)(SECR)                                                                  | RAILWAYS                     | SECR                   | 04/2005                         | N.A.                                           | 03/2017                                           |                         383.79 |                           1101.16 |                                    0    |              186.92 | N.A.                     |
|  426 | RATLAM-MHOW-KHANDWA-AKOLA (GC)                                                                  | RAILWAYS                     | WR                     | 04/2008                         | 03/2012                                        | N.A.                                              |                         603.04 |                           1421.25 |                                    0    |              135.68 | N.A.                     |
|  427 | 4 LANING OF OBEDULLAGANJ-BETUL SECTION                                                          | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 02/2012                         | 08/2016                                        | 08/2016                                           |                         912    |                            912    |                                  120.43 |                0    | 0                        |
|  428 | INDO-NEPAL BORDER TO RUDHAULI SECTION OF NH-233 IN UTTAR PRADESH KM 0/0 TO 65/870               | ROAD TRANSPOR T AND HIGHWAYS | NHDP                   | 11/2013                         | 05/2017                                        | 05/2017                                           |                         497.05 |                            497.05 |                                    0.54 |                0    | 0                        |
|  429 | SHAHDOL TO ANUPPUR- MP/CHATTISGARH BORDER SECTION OF NH-78 IN MADYA PRADESH KM 142/200 TO 245/0 | ROAD TRANSPOR T AND HIGHWAYS | NHDP                   | 06/2015                         | 05/2017                                        | 05/2017                                           |                         532.49 |                            532.49 |                                  166.22 |                0    | 0                        |
|  430 | JABALPUR-BARELA SECTION OF NH-12A IN MADHYA PRADESH KM 477/6 OF NH-7 TO KM 22/8 OF NH-12A       | ROAD TRANSPOR T AND HIGHWAYS | NHDP                   | 02/2015                         | 05/2017                                        | 05/2017                                           |                         327.32 |                            327.32 |                                  162.33 |                0    | 0                        |
|  431 | KATNI TO UMARIYA SECTION OF NH-78 IN MADYA PRADESH KM 0 TO 68/4                                 | ROAD TRANSPOR T AND HIGHWAYS | NHDP                   | 02/2015                         | 07/2017                                        | 07/2017                                           |                         377.83 |                            377.83 |                                   63.38 |                0    | 0                        |
|  432 | UMARIYA TO SHAHDOL SECTION OF NH- 78 IN MADYA PRADESH KM 68/4 TO 142/200                        | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 03/2015                         | 08/2017                                        | 08/2017                                           |                         511.83 |                            511.83 |                                   40.87 |                0    | 0                        |
|  433 | MANDLA-CHILPI SECTION OF NH-12A IN MADHYA PRADESH KM 89/6 TO KM 192/4 OF NH-12A                 | ROAD TRANSPOR T AND HIGHWAYS | NHDP                   | 06/2015                         | 12/2017                                        | 12/2017                                           |                         641.02 |                            641.02 |                                   89.88 |                0    | 0                        |

170

|   SN | PROJECT                                                                        | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|--------------------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
|  434 | JABALPUR TO HIREN RIVER SECTION OF NH-12 IN MADHYA PRADESH KM 11/400 TO 66/400 | ROAD TRANSPOR T AND HIGHWAYS | NHDP                   | 11/2015                         | 03/2018                                        | 03/2018                                           |                         628.45 |                            628.45 |                                   20.74 |                   0 | 0                        |
|  435 | GOHARGANJ TO BHOPAL SECTION OF NH- 12 IN MADHYA PRADESH KM 43 TO 93            | ROAD TRANSPOR T AND HIGHWAYS | NHDP                   | 12/2015                         | 06/2018                                        | 06/2018                                           |                         927.54 |                            927.54 |                                   29.18 |                   0 | 0                        |
|  436 | FOUR LANING OF SHIVPURI - GUNA PACKAGE - I                                     | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 01/2016                         | 07/2018                                        | 07/2018                                           |                         830.36 |                            830.36 |                                   50.24 |                   0 | 0                        |
|  437 | FOUR LANING OF GWALIOR-SHIVPURI                                                | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 05/2013                         | 11/2015                                        | 06/2016                                           |                        1055    |                           1055    |                                 1328.85 |                   0 | 7                        |
|  438 | SIDHI TO SINGRAULI SECTION OF NH-75E (4L) IN MP                                | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 11/2011                         | 09/2015                                        | 08/2016                                           |                         871.15 |                            871.15 |                                  393.88 |                   0 | 11                       |
|  439 | SATANA-BELA SECTION OF NH-75(4L) IN MP                                         | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 01/2012                         | 08/2015                                        | 09/2016                                           |                         320.48 |                            320.48 |                                  192.55 |                   0 | 13                       |
|  440 | INDORE-DEWAS(NH-3)                                                             | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 11/2010                         | 05/2013                                        | 09/2016                                           |                         325    |                            325    |                                  474.22 |                   0 | 40                       |
|  441 | INDORE-JHABUA-GUJRAT/MP                                                        | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 10/2010                         | 04/2013                                        | 10/2016                                           |                        1175    |                           1175    |                                 1206    |                   0 | 42                       |
|  442 | FOUR LANING OF REWA - KATNI - JABALPUR - PACKAGE -II                           | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 03/2015                         | N.A.                                           | 06/2017                                           |                         795.76 |                            795.76 |                                    0    |                   0 | N.A.                     |
|  443 | FOUR LANING OF REWA - KATNI - JABALPUR - PACKAGE -I                            | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 03/2015                         | N.A.                                           | 06/2017                                           |                         794.3  |                            794.3  |                                    0    |                   0 | N.A.                     |

171

|   SN | PROJECT                                                                                             | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|-----------------------------------------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
|  444 | FOUR LANING OF REWA - KATNI - JABALPUR - PACKAGE -IV                                                | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 03/2015                         | N.A.                                           | 06/2017                                           |                         810.22 |                            810.22 |                                    0    |                0    | N.A.                     |
|  445 | FOUR LANING OF JABALPUR - LAKHNADON                                                                 | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 03/2015                         | N.A.                                           | 12/2017                                           |                         928.83 |                            928.83 |                                    0    |                0    | N.A.                     |
|  446 | FOUR LANING OF GUNA TO BIAORA SECTION OF NH-3 FROM KM 332.100 TO KM. 426.100 IN THE STATE OF MADHYA | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 06/2015                         | 03/2016                                        | N.A.                                              |                        1012.9  |                           1012.9  |                                    0    |                0    | N.A.                     |
|  447 | BIORA-RAJASTHAN BORDER (2L) OF NH- 12EXT IN MP                                                      | ROAD TRANSPOR T AND HIGHWAYS | NHDP                   | 03/2013                         | 02/2016                                        | N.A.                                              |                         257.8  |                            257.8  |                                   69.06 |                0    | N.A.                     |
|  448 | BHOPAL-BIORA (4L) OF NH-12 IN MP                                                                    | ROAD TRANSPOR T AND HIGHWAYS | NHDP                   | 11/2011                         | 05/2015                                        | N.A.                                              |                         704.26 |                            704.26 |                                  205.09 |                0    | N.A.                     |
|  449 | MANGAWA-MP/UP BORDER SECTION OF NH-27 (4L) IN MP                                                    | ROAD TRANSPOR T AND HIGHWAYS | NHDP                   | 01/2012                         | 04/2015                                        | N.A.                                              |                         381.86 |                            381.86 |                                  252.03 |                0    | N.A.                     |
|  450 | BELA(RIWA)-MP/UP BORDER (4L) OF NH-7 IN MP                                                          | ROAD TRANSPOR T AND HIGHWAYS | NHDP                   | 11/2011                         | 02/2015                                        | N.A.                                              |                         670.82 |                            670.82 |                                  590    |                0    | N.A.                     |
|  451 | BARELA-MANDLA SECTION OF NH-12A IN MADHYA PRADESH KM 22/8 TO KM 89/6 OF NH-12A                      | ROAD TRANSPOR T AND HIGHWAYS | NHDP                   | 06/2015                         | N.A.                                           | N.A.                                              |                         390.51 |                            390.51 |                                   43.25 |                0    | N.A.                     |
|  452 | BAMITHA-SATANA (2L+PS) OF NH-75 IN MP                                                               | ROAD TRANSPOR T AND HIGHWAYS | NHDP                   | 08/2015                         | N.A.                                           | N.A.                                              |                         257.8  |                            257    |                                   16.19 |               -0.31 | N.A.                     |
|  453 | 4 LANING OF BIAORA - DEWAS                                                                          | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 06/2015                         | N.A.                                           | N.A.                                              |                         583.79 |                            583.79 |                                    0    |                0    | N.A.                     |

172

| SN   | PROJECT                                                                                              | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|------|------------------------------------------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
| 454  | 4 LANING OF GUNA TO BIAORA                                                                           | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 06/2015                         | N.A.                                           | N.A.                                              | 1012.90                        | 1012.90                           | 0.00                                    | 0.00                | N.A.                     |
| 455  | FOUR LANING OF BIAORA DEWAS SECTION OF NH-3 FROM KM 426.100 TO KM 566.450 IN THE STATE OF MADHYA PR  | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 06/2015                         | N.A.                                           | N.A.                                              | 1583.79                        | 1583.79                           | 0.00                                    | 0.00                | N.A.                     |
| 456  | CONSTRUCTION OF CENTRAL ACADEMY FOR POLICE TRAINING (CAPT) BHOPAL                                    | URBAN DEVELOPM ENT           | CPWD                   | 12/2012                         | 12/2014                                        | 03/2017                                           | 188.87                         | 188.87                            | 10254.28                                | 0.00                | 27                       |
|      | MAHARASHTRA                                                                                          |                              |                        |                                 |                                                |                                                   |                                |                                   |                                         |                     |                          |
| 457  | GOKUL                                                                                                | COAL                         | WCL                    | 11/2014                         | 03/2018                                        | 03/2018                                           | 267.67                         | 267.67                            | 176.70                                  | 0.00                | 0                        |
| 458  | NEW MAJRI UG TO OC                                                                                   | COAL                         | WCL                    | 05/2015                         | 03/2019                                        | 03/2019                                           | 295.56                         | 295.56                            | 79.99                                   | 0.00                | 0                        |
| 459  | MUNGOLI NIORGUDA EXTENSION (DEEP) OC MINE                                                            | COAL                         | WCL                    | 11/2015                         | 03/2020                                        | 03/2020                                           | 498.42                         | 498.42                            | 0.16                                    | 0.00                | 0                        |
| 460  | DINESH OCP                                                                                           | COAL                         | WCL                    | 11/2014                         | 03/2020                                        | 03/2020                                           | 611.16                         | 611.16                            | 241.61                                  | 0.00                | 0                        |
| 461  | SINGHORI OC MINE                                                                                     | COAL                         | WCL                    | 06/2015                         | 03/2020                                        | 03/2020                                           | 205.49                         | 205.49                            | 51.37                                   | 0.00                | 0                        |
| 462  | PENGANGA OCP(REVISED)                                                                                | COAL                         | WCL                    | 09/2014                         | 03/2020                                        | 03/2020                                           | 441.82                         | 441.82                            | 151.27                                  | 0.00                | 0                        |
| 463  | KAMPTEE DEEP OC MINE                                                                                 | COAL                         | WCL                    | 11/2015                         | 03/2021                                        | 03/2021                                           | 277.65                         | 277.65                            | 0.00                                    | 0.00                | 0                        |
| 464  | MAKARDHOKRA I OC                                                                                     | COAL                         | WCL                    | 09/2014                         | 03/2021                                        | 03/2021                                           | 266.23                         | 266.23                            | 109.53                                  | 0.00                | 0                        |
| 465  | AMALGAMATED PAUNI-II III OC MINE                                                                     | COAL                         | WCL                    | 06/2015                         | 03/2021                                        | 03/2021                                           | 483.69                         | 483.69                            | 52.98                                   | 0.00                | 0                        |
| 466  | BHANEGAON OC                                                                                         | COAL                         | WCL                    | 02/2015                         | 03/2023                                        | 03/2023                                           | 187.94                         | 187.94                            | 57.11                                   | 0.00                | 0                        |
| 467  | ADASA UG TO OC                                                                                       | COAL                         | WCL                    | 08/2015                         | 03/2023                                        | 03/2023                                           | 288.90                         | 288.90                            | 0.00                                    | 0.00                | 0                        |
| 468  | AMALGAMATED YEKONA-I YEKONA-II                                                                       | COAL                         | WCL                    | 08/2015                         | 03/2025                                        | 03/2025                                           | 727.28                         | 727.28                            | 68.42                                   | 0.00                | 0                        |
| 469  | GAS TURBO GENERATOR AND HEAT RECOVERY STEAM GENERATOR PROJECT RCF THAL.                              | FERTILISER S                 | RCF                    | 02/2016                         | 12/2017                                        | 12/2017                                           | 470.00                         | 470.00                            | 24.53                                   | 0.00                | 0                        |
| 470  | NEW SEWAGE TREATMENT PLANT PACKAGE, RCF TROMBAY                                                      | FERTILISER S                 | RCF                    | 10/2014                         | 11/2016                                        | 09/2017                                           | 197.79                         | 209.44                            | 68.56                                   | 5.89                | 10                       |
| 471  | IMPLEMENTATION OF 50.4 MWWIND POWER PROJECT AT YELLAPUR                                              | MINES                        | NALCO                  | 12/2015                         | 11/2016                                        | 11/2016                                           | 355.13                         | 355.13                            | 94.67                                   | 0.00                | 0                        |
| 472  | MUMBAI HIGH SOUTH (MHS) REDEVELOPMENT PHASE-III                                                      | PETROLEU M                   | ONGC                   | 11/2014                         | 04/2019                                        | 03/2019                                           | 6068.80                        | 6068.80                           | 1564.94                                 | 0.00                | -1                       |
| 473  | MH NORTH REDEVELOPMENT PHASE III                                                                     | PETROLEU M                   | ONGC                   | 06/2014                         | 05/2017                                        | 05/2017                                           | 5706.47                        | 5813.25                           | 3921.33                                 | 1.87                | 0                        |
| 474  | PIPELINE REPLACEMENT PROJECT -4                                                                      | PETROLEU M                   | ONGC                   | 02/2015                         | 05/2017                                        | 05/2017                                           | 2899.93                        | 2098.43                           | 1149.03                                 | -27.64              | 0                        |
| 475  | INSTALLATION OF DIESEL HYDROTREATMENT UNIT (DHT) AND ASSOCIATED FACILITIES                           | PETROLEU M                   | BPCL                   | 05/2015                         | 12/2017                                        | 12/2017                                           | 2443.00                        | 2443.00                           | 205.94                                  | 0.00                | 0                        |
| 476  | ENHANCED RECOVERY FROM BASSEIN FIELD THROUGH INTEGRATED DEVELOPMENT OF MUKTA, BASSEIN AND PANNA FORM | PETROLEU M                   | ONGC                   | 01/2015                         | 12/2017                                        | 12/2017                                           | 4619.94                        | 4619.94                           | 1092.98                                 | 0.00                | 0                        |

173

|   SN | PROJECT                                                                                              | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|------------------------------------------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
|  477 | LPG STORAGE TERMINAL AT PALAKKAD, KERALA                                                             | PETROLEU M                   | BPCL                   | 02/2015                         | 12/2017                                        | 12/2017                                           |                         184    |                            184    |                                   12.44 |                0    | 0                        |
|  478 | LIFE EXTENSION OF WALL PLATFORMS OF MUMBAI HIGH AND HEERA FIELDS                                     | PETROLEU M                   | ONGC                   | 12/2015                         | 04/2018                                        | 04/2018                                           |                        3190.69 |                           3190.69 |                                   71.26 |                0    | 0                        |
|  479 | CONSTRUCTION OF COASTAL POL TERMINAL AT ENNORE                                                       | PETROLEU M                   | BPCL                   | 08/2014                         | 04/2018                                        | 04/2018                                           |                         393    |                            393    |                                    0    |                0    | 0                        |
|  480 | LPG IMPORT TERMINAL AT HALDIA, WEST BENGAL                                                           | PETROLEU M                   | BPCL                   | 01/1991                         | 10/2018                                        | 10/2018                                           |                         694    |                            694    |                                   57.19 |                0    | 0                        |
|  481 | NEELAM REDEVELOPMENT PLAN FOR EXPLOITATION OF BASSEIN AND MUKTA PAY                                  | PETROLEU M                   | ONGC                   | 08/2015                         | 03/2019                                        | 03/2019                                           |                        2818.88 |                           2818.88 |                                    0    |                0    | 0                        |
|  482 | DE-BOTTLENECKING OF SMPL                                                                             | PETROLEU M                   | IOCL                   | 12/2009                         | 08/2015                                        | 06/2016                                           |                        1584    |                           1584    |                                 1193.37 |                0    | 10                       |
|  483 | RECONSTRUCTION OF BPA AND BPB PLATFORMS                                                              | PETROLEU M                   | ONGC                   | 03/2013                         | 04/2015                                        | 12/2016                                           |                        1138.5  |                            686.58 |                                    0    |              -39.69 | 20                       |
|  484 | DEVELOPMENT OF C-26 CLUSTER FIELDS                                                                   | PETROLEU M                   | ONGC                   | 03/2012                         | 05/2014                                        | 03/2017                                           |                        2592.17 |                           2592.17 |                                 1251.65 |                0    | 34                       |
|  485 | INTEGRATED DEVELOPMENT OF B-127 FIELDS                                                               | PETROLEU M                   | ONGC                   | 12/2011                         | 03/2015                                        | 03/2018                                           |                        2059.63 |                           2665.65 |                                 1351.65 |               29.42 | 36                       |
|  486 | CONVERSION OF RIG SAGAR SAMRAT TO MOBILE OFFSHORE PRODUCTION UNIT(MOPS)                              | PETROLEU M                   | ONGC                   | 03/2011                         | 05/2013                                        | 12/2016                                           |                         861.79 |                           1256.72 |                                 1055.36 |               45.83 | 43                       |
|  487 | MOUDA STPP STAGE 2                                                                                   | POWER                        | NTPC                   | 03/2012                         | 09/2016                                        | 12/2016                                           |                        7921.47 |                           7921.47 |                                 5507    |                0    | 3                        |
|  488 | SOLAPUR STPP                                                                                         | POWER                        | NTPC                   | 03/2012                         | 11/2016                                        | 08/2017                                           |                        9395.18 |                           9395.18 |                                 6465    |                0    | 9                        |
|  489 | WESTERN REGION STRENGTHENING SCHEME-V                                                                | POWER                        | PGCIL                  | 12/2007                         | 09/2010                                        | 03/2017                                           |                         477.69 |                            738.48 |                                  603.59 |               54.59 | 78                       |
|  490 | RUNNING OF 12 CAR TRAINS ON HARBOUR LINE                                                             | RAILWAYS                     | MRTP                   | 04/2012                         | 04/2016                                        | 03/2017                                           |                         714.1  |                            714.1  |                                   65.2  |                0    | 11                       |
|  491 | MUMBAI URBAN TRANSPORT PROJECT PHASE-II                                                              | RAILWAYS                     | MRTP                   | 04/2008                         | 03/2014                                        | 03/2019                                           |                        5300    |                           7986.04 |                                 2423.55 |               50.68 | 60                       |
|  492 | BELAPUR-SEAWOOD-URAN ELECTRIFIED DOUBLE LINE(MTP)                                                    | RAILWAYS                     | MRTP                   | 03/1996                         | 03/2004                                        | N.A.                                              |                         495.44 |                           1781.98 |                                    0    |              259.68 | N.A.                     |
|  493 | AMRAVATI-NARKHER NL(CR)                                                                              | RAILWAYS                     | CR                     | 06/1994                         | 06/1999                                        | N.A.                                              |                         663.01 |                            725    |                                    0    |                9.35 | N.A.                     |
|  494 | WARDHA-NANDED MAHARASHTRA                                                                            | RAILWAYS                     | CR                     | 04/2008                         | N.A.                                           | N.A.                                              |                         499.3  |                           2501.05 |                                   68.25 |              400.91 | N.A.                     |
|  495 | KALYAN-KASARA 3RD LINE                                                                               | RAILWAYS                     | CR                     | 04/2011                         | N.A.                                           | N.A.                                              |                         277.7  |                            279.7  |                                    3.51 |                0.72 | N.A.                     |
|  496 | 3RD LINE BETWEEN BHUSAWAL- JALGAON                                                                   | RAILWAYS                     | CR                     | 04/2011                         | N.A.                                           | N.A.                                              |                         184.06 |                            184.06 |                                    2.19 |                0    | N.A.                     |
|  497 | WARDHA-SEWAGRAM NGP 3RD LINE                                                                         | RAILWAYS                     | CR                     | 04/2012                         | N.A.                                           | N.A.                                              |                         297.85 |                            297.85 |                                    3.9  |                0    | N.A.                     |
|  498 | MUDKHED-PARBHANI                                                                                     | RAILWAYS                     | SCR                    | 04/2011                         | N.A.                                           | N.A.                                              |                         390.6  |                            390.6  |                                    2.11 |                0    | N.A.                     |
|  499 | AHMEDNAGAR-PARLI VAIJNATH(NL) CR                                                                     | RAILWAYS                     | CR                     | 02/1997                         | N.A.                                           | N.A.                                              |                         514.68 |                           2820    |                                    0    |              447.91 | N.A.                     |
|  500 | CONSTRUCTION OF MAJOR/MINOR BRIDGE AND ROB IN 4 LANNING OF NH- 66(17) MUMBAI-GOA ROAD FROM KM 161 TO | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 08/2014                         | 07/2016                                        | 07/2016                                           |                         187.79 |                            187.79 |                                   57.6  |                0    | 0                        |

174

|   SN | PROJECT                                                                             | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) |   TIME OVERRUN$ (MONTHS) |
|------|-------------------------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
|  501 | REHABILATION AND UPGRADATION OF NH-222(61) FOM KM 284 TO 337                        | ROAD TRANSPOR T AND HIGHWAYS | NHDP                   | 06/2014                         | 11/2016                                        | 11/2016                                           |                         260.39 |                            260.39 |                                   96.89 |                   0 |                        0 |
|  502 | REHABILATION AND UPGRADATION OF NH-222(61) FOM KM 161.570 TO 211.00                 | ROAD TRANSPOR T AND HIGHWAYS | NHDP                   | 12/2013                         | 11/2016                                        | 11/2016                                           |                         220.72 |                            220.72 |                                  101.82 |                   0 |                        0 |
|  503 | 4 LANING OF SOLAPUR YEDISHI SECTION OF NH-211                                       | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 01/2015                         | 07/2017                                        | 07/2017                                           |                         972.5  |                            972.5  |                                 1056.13 |                   0 |                        0 |
|  504 | FOUR LANING OF AURANGABAD - YEDISHI                                                 | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 07/2015                         | 01/2018                                        | 01/2018                                           |                        1871.34 |                           1871.34 |                                 1383.01 |                   0 |                        0 |
|  505 | 4-LANING OF SOLAPUR - MAHARASHTRA/ KARNATKA SECTION                                 | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 06/2014                         | 11/2016                                        | 12/2016                                           |                         923.04 |                            923.04 |                                  322.35 |                   0 |                        1 |
|  506 | WIDENING OF KHED-SINNAR STRETCH OF PUNE NASHIK SECTION OF NH-50                     | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 05/2013                         | 02/2014                                        | 08/2016                                           |                        1348.2  |                           1348.2  |                                 1411.6  |                   0 |                       30 |
|  507 | PANVEL-INDAPUR                                                                      | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 12/2011                         | 06/2014                                        | 12/2016                                           |                         942.69 |                            942.69 |                                  347.5  |                   0 |                       30 |
|  508 | PUNE-SATARA(NH-4)                                                                   | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 10/2010                         | 03/2013                                        | 12/2016                                           |                        1724.55 |                           1724.55 |                                 1861.8  |                   0 |                       45 |
|  509 | PIMPALGAON-NASIK-GONDE, NH-3 (NHDP- PHASE-III)                                      | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 03/2005                         | 07/2012                                        | 05/2017                                           |                         940    |                            940    |                                 1415.36 |                   0 |                       58 |
|  510 | FOUR LANING FROM MPMAHARASHTRA BORDER TO NAGPUR IC KAMPTEE KANOON AND NAGPUR BYPASS | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 04/2010                         | 06/2012                                        | 03/2018                                           |                        1170.52 |                           1170.52 |                                 2041.03 |                   0 |                       69 |

175

|   SN | PROJECT                                                                                              | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|------------------------------------------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
|  511 | REHABILATION AND UPGRADATION OF NH-222(61) FOM KM 342.00 TO 444.00                                   | ROAD TRANSPOR T AND HIGHWAYS | NHDP                   | 01/2014                         | N.A.                                           | 06/2017                                           |                         446.77 |                            446.77 |                                   97.05 |                   0 | N.A.                     |
|  512 | CONSTRUCTION OF MAJOR BRIDGE WITH APPROACHES ACROSS PRANHITA RIVER AT KM 57.300 ON NH-63(16)         | ROAD TRANSPOR T AND HIGHWAYS | NHDP                   | 03/2015                         | N.A.                                           | 10/2017                                           |                         168.3  |                            168.3  |                                   13.43 |                   0 | N.A.                     |
|  513 | REHABILITATION AND AUGMENTAION OF NH-222 FROM KM 101.00 TO 161.570 UNDER NHDP-IV ON EPC MODE. JOB NO | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 01/2014                         | 11/2014                                        | N.A.                                              |                         292.98 |                            292.98 |                                  103.66 |                   0 | N.A.                     |
|  514 | TALEGAON-AMRAVATI                                                                                    | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 11/2009                         | 11/2013                                        | N.A.                                              |                         567    |                            567    |                                 1055.94 |                   0 | N.A.                     |
|  515 | NAGPUR - KONDHALI                                                                                    | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 09/2005                         | 06/2006                                        | N.A.                                              |                         168    |                            168    |                                  279.92 |                   0 | N.A.                     |
|  516 | WIDENING NH-848 FROM KM 16.000 TO 34.000, 39.000 TO 57.000 AND KM 62.000 TO 65/600/JOB NO 992/15-16  | ROAD TRANSPOR T AND HIGHWAYS | MORTH                  | 10/2015                         | N.A.                                           | N.A.                                              |                         289.6  |                            289.6  |                                    0.05 |                   0 | N.A.                     |
|  517 | CONSTRUCTION OF HIGH LEVEL BRIDGE ACROSS INDRAVATI RIVER ON NH-63 (ERSTWHILE NH-16) AND CONSTRUCTION | ROAD TRANSPOR T AND HIGHWAYS | MORTH                  | 12/2011                         | N.A.                                           | N.A.                                              |                         156.26 |                            156.26 |                                   65.16 |                   0 | N.A.                     |
|  518 | CONSTRUCTION OF HL BRIDGE ACROSS GADAVARI RIVER AND ITS APPROACHES FOR MISSING LINK BETWEEN SIRONCHA | ROAD TRANSPOR T AND HIGHWAYS | MORTH                  | 03/2011                         | N.A.                                           | N.A.                                              |                         185.82 |                            185.82 |                                  205.97 |                   0 | N.A.                     |
|  519 | REHABILITATION AND UPGRADATION OF END OF AHMEDNAGAR BYPASS TO KHARWANDI KASAR SECTION OF NH-222 FROM | ROAD TRANSPOR T AND HIGHWAYS | MORTH                  | 01/2015                         | N.A.                                           | N.A.                                              |                         225.81 |                            225.81 |                                    6.5  |                   0 | N.A.                     |
|  520 | 4 LANING OF AMRAVATI - CHIKHLI (PKG-I)                                                               | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 07/2015                         | N.A.                                           | N.A.                                              |                        2288.18 |                           2288.18 |                                    0    |                   0 | N.A.                     |

176

|   SN | PROJECT                                                                                              | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|------------------------------------------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
|  521 | CONSTRUCTION OF NH-4B FROM KM.21.200 TO KM.27.270( D TO E SECTION) AND FROM KM.0.000 TO KM.4.492 ( D | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 09/2015                         | N.A.                                           | N.A.                                              |                         414.51 |                            414    |                                       0 |               -0.12 | N.A.                     |
|  522 | CONSTRUCTION OF KARALPHATA INTERCHANGE FROM 3.600 TO KM 6.073 OF NH4B AND FROM 5.300 TO KM 7.422 (   | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 10/2015                         | N.A.                                           | N.A.                                              |                         531.13 |                            531.13 |                                       0 |                0    | N.A.                     |
|  523 | 4 LANING OF FAGNE - MAH-GUJ BORDER ( PKG-3)                                                          | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 07/2015                         | N.A.                                           | N.A.                                              |                        1885.74 |                           1885.74 |                                       0 |                0    | N.A.                     |
|  524 | CONSTRUCTION OF GAVANPHATA INTERCHANGE FROM 14.740 TO KM 15.894 ( OLD SH -54) PKG-2                  | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 10/2015                         | N.A.                                           | N.A.                                              |                         593.26 |                            593.26 |                                       0 |                0    | N.A.                     |
|  525 | CONSTRUCTION OF FLYOVER AT KM.544.650 INCLUDING ROB ,SERVICE ROADS ,FOOTPATH FOR RCC DRAINS ON URBAN | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 12/2015                         | N.A.                                           | N.A.                                              |                         649.5  |                            649.5  |                                       0 |                0    | N.A.                     |
|  526 | 6/8 LANING OF ROAD PORT CONNECTIVITY JNPT PHASE II - CONSTRUCTION OF NH-348 - PKG3                   | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 08/2015                         | N.A.                                           | N.A.                                              |                         505    |                            505    |                                       0 |                0    | N.A.                     |
|  527 | BALANCE WORK OF 4-LANNING FROM KM 153.000 TO KM 175.000 OF NAGPUR- HYDERABAD SECTION NS-62           | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 03/2016                         | N.A.                                           | N.A.                                              |                         197.69 |                            197.69 |                                       0 |                0    | N.A.                     |
|  528 | NAGPUR RING ROAD PACKAGE-1                                                                           | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 03/2016                         | N.A.                                           | N.A.                                              |                         546    |                            546    |                                       0 |                0    | N.A.                     |
|  529 | NAGPUR RING ROAD PACKAGE-2                                                                           | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 03/2016                         | N.A.                                           | N.A.                                              |                         591.66 |                            591.66 |                                       0 |                0    | N.A.                     |
|  530 | BALANCE WORK OF 4-LANNING FROM KM 94.000 TO KM 123.000 OF NAGPUR- HYDERABAD SECTION NS-60            | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 03/2016                         | N.A.                                           | N.A.                                              |                         244    |                            244    |                                       0 |                0    | N.A.                     |

177

| SN      | PROJECT                                                                                              | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|---------|------------------------------------------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
| 531     | CONSTRUCTION OF OFFSHORE CONTAINER BERTHS AND DEVELOPMENT OF CONTAINER TERMINAL ON BOT BASIS IN MUMB | SHIPPING AND PORTS           | MUMBAI PORT TRU        | 01/2007                         | 12/2010                                        | 01/2016                                           | 366.39                         | 669.46                            | 411.12                                  | 82.72               | N.A.                     |
| 532     | INSTALLATION OF 45MVA SAF T WITH OTHER ASSOCIATED FACILITIES                                         | STEEL                        | SAIL                   | 12/2011                         | 10/2013                                        | 06/2016                                           | 187.33                         | 187.33                            | 177.22                                  | 0.00                | 32                       |
| 533     | NAGPUR METRO RAIL                                                                                    | URBAN DEVELOPM ENT           | NMRCL                  | 08/2014                         | 03/2018                                        | 03/2018                                           | 8680.00                        | 8680.00                           | 112.67                                  | 0.00                | 0                        |
| 534     | CONSTRUCTION OF NISM CAMPUS AT PATALGANGA RASAYANI DISTT RAIGADH MAHARASTRA                          | URBAN DEVELOPM ENT           | CPWD                   | 12/2012                         | 06/2015                                        | 11/2016                                           | 315.00                         | 315.00                            | 192.10                                  | 0.00                | 17                       |
| 535     | OFFICE BUILDING FOR INCOME TAX DEPARTMENT ON PLOT NO C- 41-43 G BLOCK BANDRA                         | URBAN DEVELOPM ENT           | CPWD                   | 02/2011                         | 11/2014                                        | 03/2017                                           | 241.33                         | 241.33                            | 93.43                                   | 0.00                | 28                       |
| 536     | UPGRADATION OF NATIONAL FIRE SERVICES COLLEGE AT NAGPUR MAHARASTRA                                   | URBAN DEVELOPM ENT           | CPWD                   | 06/2010                         | 03/2012                                        | 03/2017                                           | 205.00                         | 191.97                            | 0.00                                    | -6.36               | 60                       |
| 537     | MUMBAI METRO LINE 3 (COLABA-BANDRA- SEEPZ)                                                           | URBAN DEVELOPM ENT           | MMRCL                  | 07/2013                         | 01/2015                                        | 12/2015                                           | 23136.00                       | 23136.00                          | 0.00                                    | 0.00                | N.A.                     |
|         | MANIPUR                                                                                              |                              |                        |                                 |                                                |                                                   |                                |                                   |                                         |                     |                          |
| 538     | JIRIBAM TO IMPHAL (TUPUI)(NL)(NEFR)                                                                  | RAILWAYS                     | NFR                    | 04/2003                         | 03/2011                                        | 03/2019                                           | 727.56                         | 6570.75                           | 2023.82                                 | 803.12              | 96                       |
| 539     | NIT ACADEMIC BUILDING AT IMPHAL MANIPUR                                                              | URBAN DEVELOPM ENT           | CPWD                   | 02/2014                         | 03/2015                                        | 10/2017                                           | 216.69                         | 216.69                            | 17.54                                   | 0.00                | 31                       |
|         | MEGHALAYA                                                                                            |                              |                        |                                 |                                                |                                                   |                                |                                   |                                         |                     |                          |
| 540     | NEW BG LINE FROM BYRNIHAT TO SHILLONG                                                                | RAILWAYS                     | NFR                    | 04/2010                         | N.A.                                           | 03/2020                                           | 4083.02                        | 5307.90                           | 3.37                                    | 30.00               | N.A.                     |
| 541     | JORBAT - BARAPANI                                                                                    | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 01/2011                         | 01/2014                                        | 06/2017                                           | 536.00                         | 536.00                            | 687.42                                  | 0.00                | 41                       |
| 542     | 2 LANING OF SHILLONG NONGSTOIN SECTION OF NH 44 AND NONGSTOIN TURA STATE ROAD UNDER PHASE A OF SA    | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 12/2010                         | 02/2011                                        | N.A.                                              | 1494.48                        | 1494.48                           | 0.00                                    | 0.00                | N.A.                     |
| 543     | TWO LANING WITH PS OF JOWAI - MEHALAYA /ASSAM BORDER SECTION OF NH-44                                | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 12/2015                         | N.A.                                           | N.A.                                              | 479.20                         | 479.20                            | 6.14                                    | 0.00                | N.A.                     |
| 544     | CONSTRUCTION OF INTERNATIONAL CENTRE FOR PERFORMING ARTS AND CULTURE, SHILONG IN MEGALAYA UNDER NLCP | STEEL                        | HSCL                   | 04/2014                         | 09/2017                                        | 09/2017                                           | 151.33                         | 151.33                            | 9.21                                    | 0.00                | 0                        |
| MIZORAM | MIZORAM                                                                                              | MIZORAM                      | MIZORAM                | MIZORAM                         | MIZORAM                                        | MIZORAM                                           | MIZORAM                        | MIZORAM                           | MIZORAM                                 | MIZORAM             | MIZORAM                  |

178

| SN   | PROJECT                                                                                             | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|------|-----------------------------------------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
| 545  | TUIRIAL HYDRO ELECTRIC PROJECT (60MW)                                                               | POWER                        | NEEPCO                 | 07/1998                         | 07/2006                                        | 03/2017                                           | 368.72                         | 1441.52                           | 1036.04                                 | 290.95              | 128                      |
| 546  | BHAIRABI SAIRONG, NL, NEFR                                                                          | RAILWAYS                     | NFR                    | 04/2008                         | 04/2014                                        | 03/2018                                           | 619.34                         | 2820.25                           | 171.50                                  | 355.36              | 47                       |
| 547  | WIDENING TO 2 LANE, RE-ALIGNMENT AND GEOMETRIC IMPROVEMENT FROM KM 11/00 TO KM 114/618 OF NH-44A IN | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 11/2010                         | 03/2011                                        | N.A.                                              | 624.41                         | 624.41                            | 0.00                                    | 0.00                | N.A.                     |
| 548  | CONSTRUCTION OF A NEW 2-LANE HIGHWAY FROM KM 71/00 TO 99/83 IN MIZORAM TO SUPPORT KALADAN MULTI MOD | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 08/2010                         | 10/2010                                        | N.A.                                              | 193.69                         | 193.69                            | 0.00                                    | 0.00                | N.A.                     |
| 549  | CONSTRUCTION OF A NEW 2-LANE HIGHWAY FROM KM 0.00 (ON NH-54 NEAR LAWNGTLAI)                         | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 08/2010                         | 10/2010                                        | N.A.                                              | 195.04                         | 195.04                            | 130.82                                  | 0.00                | N.A.                     |
|      | MULTI STATE                                                                                         |                              |                        |                                 |                                                |                                                   |                                |                                   |                                         |                     |                          |
| 550  | SUPPLY OF 56 NOS AIRFIELD FIRE TENDERS AT VARIOUS AIRPORTS                                          | CIVIL AVIATION               | AAI                    | 10/2012                         | 03/2015                                        | 09/2015                                           | 217.60                         | 244.10                            | 0.04                                    | 12.18               | N.A.                     |
| 551  | NATIONAL AUTOMOTIVE TESTING AND RD INFRASTRUCTURE PROJECT (NATRIP)                                  | HEAVY INDUSTRY               | NATIS                  | 04/2011                         | 09/2011                                        | 12/2017                                           | 1718.00                        | 3827.30                           | 2289.00                                 | 122.78              | 75                       |
| 552  | ADDITIONAL DEVELOPMENT OF VASAI EAST FIELD                                                          | PETROLEU M                   | ONGC                   | 03/2014                         | 12/2018                                        | 12/2018                                           | 2476.82                        | 2476.82                           | 851.43                                  | 0.00                | 0                        |
| 553  | CRU TO ISOMERIZATION (ISOM)                                                                         | PETROLEU M                   | BPCL                   | 10/2011                         | 11/2016                                        | 12/2016                                           | 725.00                         | 725.00                            | 260.57                                  | 0.00                | 1                        |
| 554  | PARADIP LPG IMPORT FACILITY                                                                         | PETROLEU M                   | IOCL                   | 01/2015                         | 07/2018                                        | 12/2018                                           | 690.00                         | 690.00                            | 0.00                                    | 0.00                | 5                        |
| 555  | AUGMENTATION OF PARADIP HALDIA BARAUNI PIPELINE                                                     | PETROLEU M                   | IOCL                   | 08/2011                         | 08/2015                                        | 06/2016                                           | 586.00                         | 586.00                            | 295.67                                  | 0.00                | 10                       |
| 556  | SECONDARY TANK FARM WITH DEHYDRATION FACILITY AND EFFLUENT TREATMENT PLANT AT MADHUBAN              | PETROLEU M                   | OIL                    | 07/2011                         | 03/2017                                        | 05/2018                                           | 352.56                         | 450.55                            | 10.60                                   | 27.79               | 14                       |
| 557  | PARADIP HALDIA DURGAPUR LPG PIPELINE                                                                | PETROLEU M                   | IOCL                   | 02/2011                         | 08/2015                                        | 03/2017                                           | 913.00                         | 913.00                            | 379.89                                  | 0.00                | 19                       |
| 558  | INTEGRATED DEVELOPMENT OF VASHISTA AND S-1 FIELDS                                                   | PETROLEU M                   | ONGC                   | 05/2013                         | 04/2016                                        | 12/2017                                           | 4124.35                        | 4124.35                           | 738.42                                  | 0.00                | 20                       |
| 559  | DEVELOPMENT OF SHALLOW WATER WELLS IN EASTERN OFFSHORE                                              | PETROLEU M                   | ONGC                   | 04/2013                         | 04/2015                                        | 05/2017                                           | 284.82                         | 284.82                            | 7.98                                    | 0.00                | 25                       |
| 560  | URAN CHAKAN SHIKRAPUR LPG PIPELINE                                                                  | PETROLEU M                   | HPCL                   | 12/2009                         | 10/2014                                        | 03/2017                                           | 309.81                         | 462.79                            | 282.55                                  | 49.38               | 29                       |
| 561  | IOR OF B-173A FIELD                                                                                 | PETROLEU M                   | ONGC                   | 01/2012                         | 03/2014                                        | 12/2016                                           | 352.49                         | 352.49                            | 181.39                                  | 0.00                | 33                       |
| 562  | DEVELOPMENT OF WESTERN PERIPHERY OF MH SOUTH FIELD                                                  | PETROLEU M                   | ONGC                   | 04/2012                         | 12/2014                                        | 03/2018                                           | 600.17                         | 600.17                            | 375.14                                  | 0.00                | 39                       |

179

|   SN | PROJECT                                                                                              | SECTOR     | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|------------------------------------------------------------------------------------------------------|------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
|  563 | PARADIP-RAIPUR- RANCHI PIPELINE                                                                      | PETROLEU M | IOCL                   | 08/2009                         | 09/2012                                        | 06/2016                                           |                        1793    |                           1793    |                                 1087.7  |                0    | 45                       |
|  564 | PURCHASE OF 2 NOS. OF 2000 HP DRILLING RIG                                                           | PETROLEU M | OIL                    | 04/2010                         | 06/2012                                        | 08/2016                                           |                         270    |                            251.66 |                                  172.53 |               -6.79 | 50                       |
|  565 | VKPL UPGRADATION AND LAYING OF SPURLINE (TO BHILWARA AND CHITTORGARH)                                | PETROLEU M | GAIL                   | 12/2009                         | 06/2011                                        | 10/2016                                           |                         463.32 |                            463.32 |                                  342.64 |                0    | 64                       |
|  566 | CONSTRUCTION OF 12 OFFSHORE SUPPLY VESSELS(OSV)                                                      | PETROLEU M | ONGC                   | 06/2007                         | 09/2011                                        | 03/2017                                           |                         736.65 |                            736.65 |                                  514.71 |                0    | 66                       |
|  567 | PHUPLUR-HALDIA PIPELINE PROJECT PHASE-I                                                              | PETROLEU M | GAIL                   | 07/2009                         | 01/2013                                        | 12/2018                                           |                        3957    |                           3561    |                                  147.8  |              -10.01 | 71                       |
|  568 | KOCHI-KOOTANAD BANGALORE MANGALORE PIPELINE PROJECT                                                  | PETROLEU M | GAIL                   | 06/2009                         | 12/2012                                        | 02/2019                                           |                        2915    |                           2915    |                                 1381.75 |                0    | 74                       |
|  569 | AUGMENTATION OF PARADIP-HALDIA- DURGAPUR LPG PIPELINE AND ITS EXTENSION UPTO PATNA AND MUZAFFARPUR   | PETROLEU M | IOCL                   | 01/2015                         | N.A.                                           | N.A.                                              |                        1823    |                           1823    |                                    0    |                0    | N.A.                     |
|  570 | PARADIP HYDERABAD PIPLEINE                                                                           | PETROLEU M | IOCL                   | 01/2015                         | N.A.                                           | N.A.                                              |                        2321    |                           2321    |                                    0.3  |                0    | N.A.                     |
|  571 | JAIPUR-PANIPAT NAPTHA PIPELINE ALONG WITH AUGMENTATION OF KOYALI- SANGANER PRODUCT PIPELINE          | PETROLEU M | IOCL                   | 02/2015                         | N.A.                                           | N.A.                                              |                         890    |                            890    |                                    0    |                0    | N.A.                     |
|  572 | STATIC VAR COMPENSATORS (SVCS) IN NORTHERN REGION                                                    | POWER      | PGCIL                  | 05/2014                         | 08/2016                                        | 08/2016                                           |                         829.98 |                            829.98 |                                  218.1  |                0    | 0                        |
|  573 | EASTERN REGION STRENGTHENING SCHEME-XII                                                              | POWER      | PGCIL                  | 05/2014                         | 11/2016                                        | 11/2016                                           |                         522.29 |                            522.29 |                                  176.3  |                0    | 0                        |
|  574 | SYSTEM STRENGTHENING - XX IN SOUTHERN REGIONAL GRID                                                  | POWER      | PGCIL                  | 08/2014                         | 02/2017                                        | 02/2017                                           |                         288.49 |                            288.49 |                                   90.1  |                0    | 0                        |
|  575 | TRANSMISSION SYSTEM ASSOCIATED WITH LARA STPS-I (2X800) GEN. PROJECT OF NTPC                         | POWER      | PGCIL                  | 06/2014                         | 04/2017                                        | 04/2017                                           |                         400.47 |                            400.47 |                                  105.2  |                0    | 0                        |
|  576 | GREEN ENERGY CORRIDORS INTER- STATE TRANSMISSION SCHEME (ISTS) - PART A                              | POWER      | PGCIL                  | 04/2015                         | 04/2017                                        | 04/2017                                           |                        1479.3  |                           1479.3  |                                  131.6  |                0    | 0                        |
|  577 | SYSTEM STRENGTHENING IN SOUTHERN REGION - XXIII                                                      | POWER      | PGCIL                  | 01/2015                         | 07/2017                                        | 07/2017                                           |                         203.28 |                            203.28 |                                   18.8  |                0    | 0                        |
|  578 | TRANSMISSION SYSTEM ASSOICATED WITH TEHRI PUMP STORAGE PLANT (PSP)                                   | POWER      | PGCIL                  | 01/2015                         | 10/2017                                        | 10/2017                                           |                         871.62 |                            871.62 |                                   52.5  |                0    | 0                        |
|  579 | SUB-STATION WORKS ASSOCIATED WITH SYSTEM STRENGTHENING IN SOUTHERN REGION FOR IMPORT OF POWER FROM E | POWER      | PGCIL                  | 11/2014                         | 11/2017                                        | 11/2017                                           |                         972.42 |                            972.42 |                                  100.7  |                0    | 0                        |
|  580 | TRANSMISSION SYSTEM STRENGTHENING IN WR-NR TRANSMISSION CORRIDOR FOR IPPS IN                         | POWER      | PGCIL                  | 06/2014                         | 03/2018                                        | 03/2018                                           |                        5151.37 |                           5151.37 |                                  835.4  |                0    | 0                        |
|  581 | CHHATTISGARH TRANSMISSION SYSTEM ASSOCIATED WITH KISHENGANAGA HEP                                    | POWER      | PGCIL                  | 01/2015                         | 03/2018                                        | 03/2018                                           |                         268.8  |                            268.8  |                                   41.7  |                0    | 0                        |

180

|   SN | PROJECT                                                                                              | SECTOR   | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) |   TIME OVERRUN$ (MONTHS) |
|------|------------------------------------------------------------------------------------------------------|----------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
|  582 | ESTABLISHMENT OF FIBER OPTIC COMMUNICATION SYSTEM IN NR UNDER FIBER OPTIC EXPANSION PROJECT (ADDITIO | POWER    | PGCIL                  | 03/2015                         | 03/2018                                        | 03/2018                                           |                         197.4  |                            197.4  |                                    1.2  |                   0 |                        0 |
|  583 | INTER-REGIONAL SYSTEM STRENGTHENING SCHEME IN WR AND NR (PART-B)                                     | POWER    | PGCIL                  | 12/2014                         | 04/2018                                        | 04/2018                                           |                        6517.36 |                           6517.36 |                                  594.7  |                   0 |                        0 |
|  584 | GREEN ENERGY CORRIDORS INTER- STATE TRANSMISSION SCHEME -PART B                                      | POWER    | PGCIL                  | 04/2015                         | 04/2018                                        | 04/2018                                           |                        3705.61 |                           3705.61 |                                  475.2  |                   0 |                        0 |
|  585 | WARDHA-HYDERABAD 765 KV LINK                                                                         | POWER    | PGCIL                  | 01/2015                         | 05/2018                                        | 05/2018                                           |                        3662.02 |                           3662.02 |                                  550.6  |                   0 |                        0 |
|  586 | GREEN ENERGY CORRIDORS: INTER- STATE TRANSMISSION SCHEME (ISTS) - PART C                             | POWER    | PGCIL                  | 07/2015                         | 07/2018                                        | 07/2018                                           |                        2247.37 |                           2247.37 |                                   16.5  |                   0 |                        0 |
|  587 | SYSTEM STRENGTHENING XXIV IN SOUTHERN REGION                                                         | POWER    | PGCIL                  | 01/2016                         | 07/2018                                        | 07/2018                                           |                        1455.47 |                           1455.47 |                                    9.9  |                   0 |                        0 |
|  588 | TRANSMISSION SYSTEM ASSOCIATED WITH MAUDA STAGE-II                                                   | POWER    | PGCIL                  | 09/2013                         | 05/2016                                        | 09/2016                                           |                        1575.3  |                           1575.3  |                                  947    |                   0 |                        4 |
|  589 | INSTALLATION OF BUS RECTOR AND ICT IN WESTERN REGION                                                 | POWER    | PGCIL                  | 05/2014                         | 07/2016                                        | 12/2016                                           |                         303.07 |                            303.07 |                                   55.2  |                   0 |                        5 |
|  590 | NORTHERN REGION SYSTEM STRENGTHENING SCHEME-XXV                                                      | POWER    | PGCIL                  | 09/2013                         | 03/2016                                        | 09/2016                                           |                         680.69 |                            680.69 |                                  501.79 |                   0 |                        6 |
|  591 | AUGMENTATION OF TRANSFORMERS IN NORTHERN REGION - PART B                                             | POWER    | PGCIL                  | 03/2014                         | 03/2016                                        | 09/2016                                           |                         155.57 |                            155.57 |                                   24.8  |                   0 |                        6 |
|  592 | EASTERN REGION STRENGTHENING SCHEME-V                                                                | POWER    | PGCIL                  | 10/2013                         | 04/2016                                        | 12/2016                                           |                        1364.52 |                           1364.52 |                                  669.04 |                   0 |                        8 |
|  593 | NORTHERN REGION SYSTEM STRENGTHENING SCHEME - XXX                                                    | POWER    | PGCIL                  | 02/2014                         | 06/2016                                        | 03/2017                                           |                         539.82 |                            539.82 |                                  155.5  |                   0 |                        9 |
|  594 | NORTHERN REGION SYSTEM STRENGHENING SCHEME - XXXII                                                   | POWER    | PGCIL                  | 02/2014                         | 06/2016                                        | 03/2017                                           |                         908.08 |                            908.08 |                                  355.1  |                   0 |                        9 |
|  595 | EASTERN REGION STRENGTHENING SCHEME -IX                                                              | POWER    | PGCIL                  | 02/2014                         | 02/2016                                        | 12/2016                                           |                         196.58 |                            196.58 |                                   34.3  |                   0 |                       10 |
|  596 | INSTALLATION OF STATCOMS IN WESTERN REGION                                                           | POWER    | PGCIL                  | 03/2015                         | 09/2017                                        | 07/2018                                           |                        1071.24 |                           1071.24 |                                    0.7  |                   0 |                       10 |
|  597 | UNIFIED REAL TIME DYNAMIC STATE MEASUREMENT PHASE-I                                                  | POWER    | PGCIL                  | 01/2014                         | 04/2016                                        | 03/2017                                           |                         374.63 |                            374.63 |                                   25.9  |                   0 |                       11 |
|  598 | NORTHERN REGION SYSTEM STRENGTHENING SCHEME-XXVIII                                                   | POWER    | PGCIL                  | 09/2012                         | 05/2015                                        | 06/2016                                           |                         524.4  |                            524.4  |                                  351.52 |                   0 |                       13 |
|  599 | COMMON TR. SYS. ASSOCIATED WITH EAST COAST AND NCC POWER PROJECTS IN SRIKAKULAM AREA A.P. PART- C    | POWER    | PGCIL                  | 03/2013                         | 06/2015                                        | 08/2016                                           |                         514.2  |                            514.2  |                                  377.4  |                   0 |                       14 |
|  600 | COMMON SYSTEM ASSOCIATED WITH EAST COAST ENERGY PVT. LTD. AND NCC POWER PROJECTS LTD. LTOA GENERATI  | POWER    | PGCIL                  | 06/2012                         | 06/2015                                        | 08/2016                                           |                        1909.24 |                           1909.24 |                                 1131.93 |                   0 |                       14 |
|  601 | COMMON SYS. ASSOCIATED WITH EAST COAST ENERGY PVT LTD AND NCC POWER PROJECTS LTD LTOA GEN PART- B    | POWER    | PGCIL                  | 03/2013                         | 12/2015                                        | 06/2017                                           |                        2514.88 |                           2514.88 |                                 1150.35 |                   0 |                       18 |

181

|   SN | PROJECT                                                                           | SECTOR   | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|-----------------------------------------------------------------------------------|----------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
|  602 | TR. SYS. FOR PHASE-I PROJ. IN JHARKHAN AND WEST BENGAL PART-B                     | POWER    | PGCIL                  | 02/2012                         | 10/2014                                        | 06/2016                                           |                        3201.44 |                           3201.44 |                                 3282.11 |                0    | 20                       |
|  603 | TR SYSTEM FOR PHASE-I GENERATION PROJECTS IN JHARKHAND AND WEST BENGAL-PART-A2    | POWER    | PGCIL                  | 12/2011                         | 08/2014                                        | 05/2016                                           |                        2422.66 |                           2422.66 |                                 2477.66 |                0    | 21                       |
|  604 | NORTHERN REGION SYSTEM STRENGTHENING SCHEME-XXIV                                  | POWER    | PGCIL                  | 11/2011                         | 11/2014                                        | 09/2016                                           |                         723.63 |                            723.63 |                                  685.62 |                0    | 22                       |
|  605 | ESTABLISHMENT OF FIBER OPTIC COMMUNICATION SYSTEM IN NORTHERN REGION              | POWER    | PGCIL                  | 03/2012                         | 09/2014                                        | 09/2016                                           |                         198.63 |                            198.63 |                                  108.13 |                0    | 24                       |
|  606 | SYTEM STRENGTHENING OF SOUTHERN REGION - XIV                                      | POWER    | PGCIL                  | 12/2011                         | 08/2014                                        | 09/2016                                           |                         297.33 |                            346.79 |                                  313.27 |               16.63 | 25                       |
|  607 | SYTEM STRENGTHENING XIII OF SR GRID                                               | POWER    | PGCIL                  | 10/2011                         | 06/2014                                        | 03/2017                                           |                         487.49 |                            639.46 |                                  448.22 |               31.17 | 33                       |
|  608 | NORTHERN REGION SYSTEM STRENGTHENING SCHEME-XXI                                   | POWER    | PGCIL                  | 08/2010                         | 04/2013                                        | 06/2016                                           |                        1677.57 |                           1677.57 |                                 1477.82 |                0    | 38                       |
|  609 | NORTHERN REGION SYSTEM STRENGHENING SCHEME XVI                                    | POWER    | PGCIL                  | 07/2010                         | 07/2013                                        | 09/2016                                           |                         752.64 |                            689.03 |                                  566.02 |               -8.45 | 38                       |
|  610 | TRANSMISSION SYSTEM FOR TRANSFER OF POWER FROM GEN.PROJ IN SIKKIM TO NR/WR PART-A | POWER    | PGCIL                  | 05/2010                         | 01/2013                                        | 06/2016                                           |                         250.03 |                            390.51 |                                  256.3  |               56.19 | 41                       |
|  611 | NORTHERN REGION TRANSMISSION STRENGTHENING SCHEME                                 | POWER    | PGCIL                  | 03/2010                         | 11/2012                                        | 05/2016                                           |                         965.58 |                            965.58 |                                  789.74 |                0    | 42                       |
|  612 | SYSTEM STRENGTHENING IN NR FOR SASAN AND MUNDRA (UMPP)                            | POWER    | PGCIL                  | 12/2009                         | 08/2012                                        | 09/2016                                           |                        1216.83 |                           1216.83 |                                 1075.29 |                0    | 49                       |
|  613 | NORTHERN REGION SYSTEM STRENGHTENING SCHEME-XIX                                   | POWER    | PGCIL                  | 02/2009                         | 02/2012                                        | 06/2016                                           |                         410.29 |                            410.29 |                                  386.37 |                0    | 52                       |
|  614 | NORTH- EAST NORTH WESTERN INTERCONNECTOR I PROJECT                                | POWER    | PGCIL                  | 02/2009                         | 08/2013                                        | 12/2017                                           |                       11130.2  |                          13762.8  |                                11798.9  |               23.65 | 52                       |
|  615 | TR. SYSTEM ASSOCIATED WITH MUNDRA ULTRA MEGA POWER PROJECT                        | POWER    | PGCIL                  | 10/2008                         | 10/2012                                        | 03/2017                                           |                        4824.12 |                           4824.12 |                                 4315.78 |                0    | 53                       |
|  616 | TRANSMISSION SYSTEM ASSOCIATED WITH PALLATANA GBPP and BPTS.                      | POWER    | PGCIL                  | 02/2010                         | 12/2012                                        | 06/2017                                           |                        2144    |                           2932.88 |                                 2324.8  |               36.79 | 54                       |
|  617 | EASTERN REGION STRENGTHENING SCHEME-III                                           | POWER    | PGCIL                  | 07/2010                         | 11/2012                                        | 06/2017                                           |                        1272.8  |                           1731.1  |                                 1290.13 |               36.01 | 55                       |
|  618 | SYSTEM STRENGTHENING XII OF SR                                                    | POWER    | PGCIL                  | 02/2010                         | 06/2012                                        | 03/2017                                           |                         232.34 |                            232.34 |                                  219.59 |                0    | 57                       |
|  619 | NORTHERN REGION SYSTEM STRENGHTENING SCHEME-XVIII                                 | POWER    | PGCIL                  | 02/2009                         | 11/2011                                        | 09/2016                                           |                         509.66 |                            509.66 |                                  574.16 |                0    | 58                       |
|  620 | TRANSMISSION SYSTEM FOR TRANSFER OF POWER FROM GEN.PROJ IN SIKKIM TO NR/WR PART-B | POWER    | PGCIL                  | 03/2011                         | 11/2013                                        | 03/2016                                           |                        1585.12 |                           1585.12 |                                 1452.46 |                0    | N.A.                     |
|  621 | TRANSMISSION SYSTEM ASSOCIATED WITH KRISHNAPATNAM UMPP-PART B                     | POWER    | PGCIL                  | 02/2012                         | 10/2014                                        | 04/2016                                           |                        1927.16 |                           1940.58 |                                 1630.37 |                0.7  | N.A.                     |
|  622 | PRINCEPGHAT-MAJERHAT DOUBLING OF CIRCULAR RAILWAY                                 | RAILWAYS | ER                     | 04/2011                         | 03/2017                                        | 03/2017                                           |                         299.6  |                            299.6  |                                    0    |                0    | 0                        |
|  623 | KATWA-PATULI DOUBLING WITH NEW MM FOR AHMEDPUR-KATWA GC                           | RAILWAYS | ER                     | 04/2010                         | 03/2017                                        | 03/2017                                           |                         423.66 |                            423.66 |                                  163.59 |                0    | 0                        |

182

| SN    | PROJECT                                                                                              | SECTOR   | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|-------|------------------------------------------------------------------------------------------------------|----------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
| 624   | DHOLPUR-SIRMUTTRA WITH EXTENSION TO GANGAPURCITY AND MOHARI- TANTPUR & TANPUR-BANSI PAHARPUR         | RAILWAYS | NCR                    | 04/2010                         | 02/2019                                        | 02/2019                                           |                         622.41 |                           2030.5  |                                    1.2  |              226.23 | 0                        |
| 625   | GWALIOR-SEOPURKALA WITH EXTENSION TO KOTA (GC)                                                       | RAILWAYS | NCR                    | 04/2011                         | 02/2020                                        | 02/2020                                           |                        1176.09 |                           3845.6  |                                    1.52 |              226.98 | 0                        |
| 626   | NEW MAYNAGURI TO JOGIGHOPA VIA CHANGRABANDHA (NL),NEFR                                               | RAILWAYS | NFR                    | 04/2000                         | 12/2008                                        | 03/2018                                           |                         733    |                           2531.34 |                                 1552.33 |              245.34 | 111                      |
| 627 # | GONDIA-JABALPUR(GC),(SECR)                                                                           | RAILWAYS | SECR                   | 02/1997                         | 03/1998                                        | 12/2019                                           |                         386.3  |                           1544.4  |                                    0    |              299.79 | 261                      |
| 628   | LILUAH-DANKUNI 3RD LINE, MM FOR DANKUNI-JONGALPARA-FURFURA SHARIF NL                                 | RAILWAYS | ER                     | 04/2009                         | 03/2014                                        | 03/2014                                           |                         257.42 |                            257.42 |                                   67.47 |                0    | N.A.                     |
| 629   | PANVEL PEN DOUBLING                                                                                  | RAILWAYS | CR                     | 04/2006                         | N.A.                                           | 01/2015                                           |                          96.16 |                            260.16 |                                  218.04 |              170.55 | N.A.                     |
| 630   | PLASSEY-JIAGANJ DOUBLING                                                                             | RAILWAYS | ER                     | 04/2011                         | 03/2015                                        | 03/2015                                           |                         248.07 |                            248.07 |                                   12.88 |                0    | N.A.                     |
| 631   | PEN ROHA DOUBLING                                                                                    | RAILWAYS | CR                     | 04/2007                         | N.A.                                           | 03/2015                                           |                          98.74 |                            203    |                                  196.74 |              105.59 | N.A.                     |
| 632   | KAPTANGANJ-THAWE-SIWAN-CHHAPRA GC (NER)                                                              | RAILWAYS | NER                    | 04/1999                         | N.A.                                           | 03/2016                                           |                         744.71 |                            744.71 |                                  519.5  |                0    | N.A.                     |
| 633   | NEW BG LINE FROM JAGBANI TO BIRATNAGAR                                                               | RAILWAYS | NFR                    | 04/2010                         | N.A.                                           | 03/2017                                           |                         241.52 |                            394.28 |                                  148.33 |               63.25 | N.A.                     |
| 634   | NEW BG LINE FROM BALURGHAT TO HILLY NFR                                                              | RAILWAYS | NFR                    | 04/2010                         | N.A.                                           | 03/2018                                           |                         242.22 |                            679.57 |                                   39.6  |              180.56 | N.A.                     |
| 635   | MURKONGSELEK-PASIGHAT NL                                                                             | RAILWAYS | NFR                    | 04/2011                         | N.A.                                           | 03/2018                                           |                         165.82 |                            435.58 |                                    0.46 |              162.68 | N.A.                     |
| 636   | NEW JALPAIGURI-SILIGURI-NEW BONGAIGAON INCLUDING BR. LINE AND MM FOR CHALSA-NAXAL& RAJABHATKHOWA-JAI | RAILWAYS | NFR                    | 04/1999                         | N.A.                                           | 03/2018                                           |                         523.17 |                           1653.55 |                                 1038.26 |              216.06 | N.A.                     |
| 637   | NEW BONGAIGAON-RANGIA-KAMAKGHYA DOUBLING                                                             | RAILWAYS | NFR                    | 04/2013                         | N.A.                                           | 03/2019                                           |                        1798    |                           1887.9  |                                    0    |                5    | N.A.                     |
| 638   | DIGHA-JALESWAR INCLUDING MM FOR DIGHA-EGRA                                                           | RAILWAYS | SER                    | 04/2010                         | N.A.                                           | 12/2019                                           |                         553.63 |                           1009    |                                    7.08 |               82.25 | N.A.                     |
| 639   | DEOGHAR - SULTANGANJ (INL), ER                                                                       | RAILWAYS | ER                     | 04/2000                         | 12/2012                                        | N.A.                                              |                         607.09 |                            607.09 |                                  544.25 |                0    | N.A.                     |
| 640   | NANGALDAM-TALWARA(NL),NR                                                                             | RAILWAYS | NR                     | 03/1981                         | 07/2012                                        | N.A.                                              |                         450    |                           2100    |                                    0    |              366.67 | N.A.                     |
| 641   | ALUABARI ROAD SILIGURI JUNCTION VIA GALGALIA, NEFR                                                   | RAILWAYS | NFR                    | 12/2006                         | 03/2011                                        | N.A.                                              |                         170    |                            485    |                                  417.14 |              185.29 | N.A.                     |
| 642   | GADWAL - RAICHUR (NL), SCR                                                                           | RAILWAYS | SCR                    | 04/1998                         | 02/2011                                        | N.A.                                              |                          92.63 |                            270    |                                  293.59 |              191.48 | N.A.                     |
| 643 # | LALITPUR-SATNA-REWA-SINGRULI NL, (NCR)                                                               | RAILWAYS | WCR                    | 09/1998                         | 05/2008                                        | N.A.                                              |                         247.66 |                           3500    |                                    0    |             1313.23 | N.A.                     |
| 644   | JALANDHAR-PATHANKOT-JAMMU-TAWI (LD),NR                                                               | RAILWAYS | NR                     | 03/2002                         | 06/2007                                        | N.A.                                              |                         625.3  |                            847.75 |                                  830.17 |               35.57 | N.A.                     |
| 645   | JAGGAYYAPET - MELLACHERUVU                                                                           | RAILWAYS | SCR                    | 04/2007                         | 01/1999                                        | N.A.                                              |                         313.24 |                            313.24 |                                  178.56 |                0    | N.A.                     |
| 646   | MM FROM BURAMARA-CHAKULIA                                                                            | RAILWAYS | SER                    | 04/2008                         | 01/1999                                        | N.A.                                              |                         466.48 |                            800    |                                    0.83 |               71.5  | N.A.                     |
| 647   | GUNA-ETAWAH VIA SHIVPURI-GWALIOR - BHIND NL, (NCR)                                                   | RAILWAYS | NCR                    | 04/1986                         | 03/1994                                        | N.A.                                              |                         158.77 |                            608.02 |                                    0    |              282.96 | N.A.                     |
| 648   | CALICUT-MANGALORE (DL) (SR)                                                                          | RAILWAYS | SR                     | 02/1996                         | N.A.                                           | N.A.                                              |                         240    |                            579.37 |                                    0    |              141.4  | N.A.                     |
| 649   | QUILON-TIRUNELVELI-TENKASI- VIRUDHUNAGAR(SR)(GC)                                                     | RAILWAYS | SR                     | 03/1998                         | N.A.                                           | N.A.                                              |                         280    |                           1122    |                                  834.61 |              300.71 | N.A.                     |
| 650   | HATHUA-BHATNI (N L) (NER)                                                                            | RAILWAYS | NER                    | 04/2005                         | N.A.                                           | N.A.                                              |                         230.03 |                            230.03 |                                  151.26 |                0    | N.A.                     |

183

| SN                   | PROJECT                                                                                                | SECTOR   | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|----------------------|--------------------------------------------------------------------------------------------------------|----------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
| 651                  | VIRAMGAM-BHILDI(WR),GC                                                                                 | RAILWAYS | WR                     | 04/1990                         | N.A.                                           | N.A.                                              |                         155.66 |                            548.01 |                                    0    |              252.06 | N.A.                     |
| 652                  | SONDALIA-CHAMPAPUKUR DOUBLING WITH NEW MM FOR BIRA-CHAKIA NL                                           | RAILWAYS | ER                     | 04/2010                         | N.A.                                           | N.A.                                              |                         277.28 |                            277.28 |                                   55.74 |                0    | N.A.                     |
| 653                  | DANKUNI-CHANDANPUR 4TH LINE, 1ST PHASE OF DANKUNI-SHAKTIGARH 4TH LINE WITH MM BARUIPARA FURFURA NL     | RAILWAYS | ER                     | 04/2010                         | N.A.                                           | N.A.                                              |                         296.44 |                            296.44 |                                    3.86 |                0    | N.A.                     |
| 654                  | HOWRAH DIVISION- PLATFORM SHELTER (40 C CATEGORY STATIONS)                                             | RAILWAYS | ER                     | 04/2010                         | N.A.                                           | N.A.                                              |                         157.94 |                            157.94 |                                   41.67 |                0    | N.A.                     |
| 655                  | BARIARPIUR-MANANPURVIA KHARAGPUER, LACHIMPUR-BARAHAT                                                   | RAILWAYS | ER                     | 04/2007                         | N.A.                                           | N.A.                                              |                         450.55 |                            450.55 |                                   10.91 |                0    | N.A.                     |
| 656                  | TARAKESHWAR-MAGRA NEW BG LINE                                                                          | RAILWAYS | ER                     | 04/2010                         | N.A.                                           | N.A.                                              |                         365.17 |                            365.17 |                                    1.29 |                0    | N.A.                     |
| 657                  | HANSDIHA-GODDA NL                                                                                      | RAILWAYS | ER                     | 04/2011                         | N.A.                                           | N.A.                                              |                         267.09 |                            267.09 |                                    1.5  |                0    | N.A.                     |
| 658                  | SAINTHIA-TARAPITH 3RD LINE                                                                             | RAILWAYS | ER                     | 04/2011                         | N.A.                                           | N.A.                                              |                         193.44 |                            193.44 |                                   15.86 |                0    | N.A.                     |
| 659                  | BOINCHI-SHAKTIGARH 3RD LINE                                                                            | RAILWAYS | ER                     | 04/2011                         | N.A.                                           | N.A.                                              |                         175.8  |                            175.8  |                                    1.22 |                0    | N.A.                     |
| 660                  | NEW ALIPUR TO AKRA, MM FOR BUDGE BUDGE-PUJALI NL, PUJALI- ULUBERIA(BIRSHIVPUR) AND PUJALI- BAHRAHAT NL | RAILWAYS | ER                     | 04/2010                         | N.A.                                           | N.A.                                              |                         494.54 |                            494.54 |                                   31.2  |                0    | N.A.                     |
| 661                  | SONARPUR-CANNING WITH NEW MM FOR KALIKAPUR-MINAKHAN VIA GHATAKPUR NL                                   | RAILWAYS | ER                     | 04/2000                         | N.A.                                           | N.A.                                              |                         297.47 |                            297.47 |                                   51.81 |                0    | N.A.                     |
| 662                  | CHANDPARA-BANGAON DOUBLING WITH EXENSION TO CHANDBAZAR AND NEW MM FOR BONGAON-PORAMAHESHTALA & CHAND   | RAILWAYS | ER                     | 04/2003                         | N.A.                                           | N.A.                                              |                         337.96 |                            337.96 |                                   60    |                0    | N.A.                     |
| 663                  | MAGRAHAT-DIAMOND HARBOUR WITH MM SANGRAMPUR-KRISHANCHANDPUR AND DIAMOND HATBOUR - BAHRAHAT- KULPI NL   | RAILWAYS | ER                     | 04/2009                         | N.A.                                           | N.A.                                              |                         493.96 |                            493.96 |                                  118.87 |                0    | N.A.                     |
| 664                  | SANTOSHPUR-REMOUNT ROAD VIA GARDEN REACH- METIABRUZE                                                   | RAILWAYS | ER                     | 04/2010                         | N.A.                                           | N.A.                                              |                         268.52 |                            268.52 |                                   78.81 |                0    | N.A.                     |
| 665                  | HOWRAH-DEVELOPMENT OF STATION INCLUDING SEGRAGATION OF AARIVAL/DEPARTURE AND OTHER AMENITIES           | RAILWAYS | ER                     | 04/2011                         | N.A.                                           | N.A.                                              |                         166.89 |                            166.89 |                                    0.02 |                0    | N.A.                     |
| 666                  | KONDAPALLI-PENUBALLI                                                                                   | RAILWAYS | SCR                    | 04/2013                         | N.A.                                           | N.A.                                              |                         723    |                            723    |                                    0    |                0    | N.A.                     |
| 667 #                | KAZIPET-VIJAYAWADA 3RD LINE WITH ELECTRIFICATION                                                       | RAILWAYS | SCR                    | 04/2012                         | N.A.                                           | N.A.                                              |                        1054.35 |                           2200    |                                    0.42 |              108.66 | N.A.                     |
| 668                  | AKOLA-KHANDWA GC AKOLA-AKOT                                                                            | RAILWAYS | SCR                    | 04/2008                         | N.A.                                           | N.A.                                              |                         184.26 |                           2000    |                                   17.32 |              985.42 | N.A.                     |
| 669                  | BHADRACHALAM-KOVVUR                                                                                    | RAILWAYS | SCR                    | 04/2012                         | N.A.                                           | N.A.                                              |                         923.23 |                            923.23 |                                    0    |                0    | N.A.                     |
| 670                  | DELHI-SOHNA-NUH-FIROZPUR-JHIRKA- ALWAR                                                                 | RAILWAYS | NR                     | 04/2013                         | N.A.                                           | N.A.                                              |                        1239    |                           1239    |                                    0    |                0    | N.A.                     |
| 671                  | DEOBAND (MUZAFFARNAGAR)- ROORKEE NL                                                                    | RAILWAYS | NR                     | 04/2007                         | N.A.                                           | N.A.                                              |                         336.91 |                            336.91 |                                  142.78 |                0    | N.A.                     |
| 672                  | SRINIVASA-PURA-MADANAPALLI NL                                                                          | RAILWAYS | SWR                    | 04/2013                         | N.A.                                           | N.A.                                              |                         296    |                            466.65 |                                    0    |               57.65 | N.A.                     |
| 673 RAYADURGA-TUMKUR | NL                                                                                                     | RAILWAYS | SWR                    | 04/2007                         | N.A.                                           | N.A.                                              |                         970.34 |                           1743    |                                  332.55 |               79.63 | N.A.                     |

184

| SN    | PROJECT                                                                                               | SECTOR   | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|-------|-------------------------------------------------------------------------------------------------------|----------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
| 674   | BHADRACHALAM ROAD-SATTUPALLI                                                                          | RAILWAYS | SCR                    | 04/2010                         | N.A.                                           | N.A.                                              |                         337.49 |                            337.5  |                                    0.21 |                0    | N.A.                     |
| 675   | KADAPA-BANGALORE (NL), KADAPA- PENDLIMARRI PH-I                                                       | RAILWAYS | SCR                    | 04/2008                         | N.A.                                           | N.A.                                              |                        2050    |                           2050    |                                  176.88 |                0    | N.A.                     |
| 676   | AMBALA CANTT-DHAPPER PH-1 WITH NEW MM OF DHAPPER-CHANDIGARH                                           | RAILWAYS | NR                     | 04/2010                         | N.A.                                           | N.A.                                              |                         338.54 |                            338.54 |                                  104.75 |                0    | N.A.                     |
| 677   | JAKHAL-MANSA DOUBLING ON SPR SECTION                                                                  | RAILWAYS | NR                     | 04/2008                         | N.A.                                           | N.A.                                              |                         162.96 |                            162.96 |                                  141.13 |                0    | N.A.                     |
| 678   | YAMUNANAGAR-CHANDIGARH VIA SADHAURA NARAYANGARH                                                       | RAILWAYS | NR                     | 04/2013                         | N.A.                                           | N.A.                                              |                         876    |                            876    |                                    0    |                0    | N.A.                     |
| 679   | CHANDIGARH-BADDI NL                                                                                   | RAILWAYS | NR                     | 04/2007                         | N.A.                                           | N.A.                                              |                         328.14 |                            328.14 |                                    0.17 |                0    | N.A.                     |
| 680   | MONIGRAM- NIMTITA                                                                                     | RAILWAYS | ER                     | 04/2012                         | N.A.                                           | N.A.                                              |                         250.93 |                            250.93 |                                    0    |                0    | N.A.                     |
| 681   | MUNEERABAD- MAHABOOBNAGAR(NL),SCR                                                                     | RAILWAYS | SCR                    | 04/1997                         | N.A.                                           | N.A.                                              |                         218.24 |                            645    |                                    0    |              195.55 | N.A.                     |
| 682   | PHULERA - DIGANA DOUBLING                                                                             | RAILWAYS | NWR                    | 05/2015                         | N.A.                                           | N.A.                                              |                         600    |                            600    |                                    0    |                0    | N.A.                     |
| 683   | MIRAJ-LONDA                                                                                           | RAILWAYS | SWR                    | 03/2015                         | N.A.                                           | N.A.                                              |                        1830    |                           1830    |                                    0    |                0    | N.A.                     |
| 684   | YELAHANKA-PENUKONDA                                                                                   | RAILWAYS | SWR                    | 05/2015                         | N.A.                                           | N.A.                                              |                         860.43 |                            860.43 |                                    0    |                0    | N.A.                     |
| 685   | HOTGI-KUDGI-GADAG                                                                                     | RAILWAYS | SWR                    | 03/2015                         | N.A.                                           | N.A.                                              |                        1618    |                           1618    |                                    0    |                0    | N.A.                     |
| 686   | HAJIPUR - BACHAWARA                                                                                   | RAILWAYS | ECR                    | 05/2015                         | N.A.                                           | N.A.                                              |                         720    |                            720    |                                    0    |                0    | N.A.                     |
| 687   | CHHITAUNI TAMKUHI ROAD KUSHINAGAR GOPALGANJ UP                                                        | RAILWAYS | NER                    | 03/2007                         | N.A.                                           | N.A.                                              |                         243.78 |                            243.78 |                                   27.13 |                0    | N.A.                     |
| 688   | CHHAPRA-BALLIA UP                                                                                     | RAILWAYS | NER                    | 03/2013                         | N.A.                                           | N.A.                                              |                         295    |                            494.92 |                                    0.32 |               67.77 | N.A.                     |
| 689   | CHOTTAUDEPUR-DHAR(NL)                                                                                 | RAILWAYS | WR                     | 04/2007                         | N.A.                                           | N.A.                                              |                        1347.26 |                           1347.26 |                                  145.82 |                0    | N.A.                     |
| 690   | DAHOD-INDORE VIA SARDARPUR, JHABUA AND DHAR (NL)                                                      | RAILWAYS | WR                     | 04/2007                         | N.A.                                           | N.A.                                              |                        1640.04 |                           1640.04 |                                  160.44 |                0    | N.A.                     |
| 691   | RATLAM-DUNGARPUR VIA BANSWARA (NL)                                                                    | RAILWAYS | NWR                    | 04/2011                         | N.A.                                           | N.A.                                              |                        2082.75 |                           3500    |                                   49.62 |               68.05 | N.A.                     |
| 692   | GAYA-CHATRA (NL)                                                                                      | RAILWAYS | ECOR                   | 04/2008                         | N.A.                                           | N.A.                                              |                         415.67 |                            415.67 |                                   13.88 |                0    | N.A.                     |
| 693   | CHENNAI-CUDDALORE VIA MAMALLAPURAM                                                                    | RAILWAYS | SR                     | 04/2008                         | N.A.                                           | N.A.                                              |                         523.52 |                           1200    |                                    2.04 |              129.22 | N.A.                     |
| 694 # | VILLUPURAM-DINDIGUL WITH ELECTRIFICATION                                                              | RAILWAYS | SR                     | 04/2008                         | N.A.                                           | N.A.                                              |                         822.39 |                           1280.83 |                                  819.6  |               55.74 | N.A.                     |
| 695   | KURUPPANTHARA-CHINGAVANAM                                                                             | RAILWAYS | SR                     | 04/2007                         | N.A.                                           | N.A.                                              |                         270.14 |                            346.15 |                                   14.61 |               28.14 | N.A.                     |
| 696   | MADURAI-TUTICORIN VIA ARUPPUKKOTTAI                                                                   | RAILWAYS | SR                     | 04/2011                         | N.A.                                           | N.A.                                              |                         601.43 |                            800    |                                    0.48 |               33.02 | N.A.                     |
| 697   | LAKSHMIKANTAPUR-NAMKHANA SUBSEQUENTLY MM FOR NAMKHANA- CHANDRANAGAR, KAKDWIP-BUDAKHALI AND CHANDRANAG | RAILWAYS | ER                     | 04/1987                         | N.A.                                           | N.A.                                              |                         406.99 |                            406.99 |                                  140.17 |                0    | N.A.                     |
| 698   | SULTANGANJ-KATURIA VIA ASARGANJ, TARAPUR AND BELHAR                                                   | RAILWAYS | ER                     | 04/2007                         | N.A.                                           | N.A.                                              |                         450    |                            450    |                                    7.41 |                0    | N.A.                     |
| 699   | HANSNABAD-HINGALGANJ NEW BG LINE                                                                      | RAILWAYS | ER                     | 04/2010                         | N.A.                                           | N.A.                                              |                         172.03 |                            172.03 |                                    5.05 |                0    | N.A.                     |
| 700   | PIRPAINTI-JASIDIH                                                                                     | RAILWAYS | ER                     | 04/2013                         | N.A.                                           | N.A.                                              |                         915.98 |                            915.98 |                                    0.09 |                0    | N.A.                     |
| 701   | BANDEL-BOINCHI 3RD LINE                                                                               | RAILWAYS | ER                     | 04/2011                         | N.A.                                           | N.A.                                              |                         288.35 |                            288.35 |                                    6    |                0    | N.A.                     |
| 702   | PIRPAINTI-BHAGALPUR                                                                                   | RAILWAYS | ER                     | 04/2011                         | N.A.                                           | N.A.                                              |                         261.38 |                            261.38 |                                   14.71 |                0    | N.A.                     |
| 703   | HABRA-CHANDPARA, MM FOR MACHALANDPUR-SWARUPNAGAR NL                                                   | RAILWAYS | ER                     | 04/2000                         | N.A.                                           | N.A.                                              |                         157.17 |                            157.17 |                                   76.53 |                0    | N.A.                     |

185

|   SN | PROJECT                                                                                             | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|-----------------------------------------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
|  704 | KALINARAYANPUR-KRISHNANAGAR DOUBLING ALONGWITH KRISHNANAGAR CHAPRA NEW LINE AND NAIHATI- RANAGHAT 3 | RAILWAYS                     | ER                     | 04/2001                         | N.A.                                           | N.A.                                              |                         923.52 |                            923.52 |                                  204.98 |                 0   | N.A.                     |
|  705 | CHINPAI-SAINTHIA DOUBLING, MM FOR PRANTI-SURI, CHOWRIGACHA-SAINTHIA VIA KANDI NL                    | RAILWAYS                     | ER                     | 04/2005                         | N.A.                                           | N.A.                                              |                         595.91 |                            595.91 |                                   88.26 |                 0   | N.A.                     |
|  706 | KALINARAYANPUR-SHANTIPUR DOUBLING WITH NEW MM FOR RANAGHAT-DUTTAPHULIA NEW LINE                     | RAILWAYS                     | ER                     | 04/2010                         | N.A.                                           | N.A.                                              |                         174.56 |                            174.56 |                                   53.02 |                 0   | N.A.                     |
|  707 | DEDICATED FREIGHT CORRIDOR PROJECT                                                                  | RAILWAYS                     | DFCC                   | 10/2006                         | N.A.                                           | N.A.                                              |                       81459    |                          28181    |                                    0    |               -65.4 | N.A.                     |
|  708 | DEVELOPMENT OF SIX LANE EASTERN PERIPHERAL EXPRESSWAY ( PKG-III)                                    | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 09/2015                         | 03/2018                                        | 03/2018                                           |                         788.51 |                            788.51 |                                    0    |                 0   | 0                        |
|  709 | DELHI AGRA APPROVED LENGTH 180.0 KM                                                                 | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 10/2012                         | 04/2015                                        | 01/2017                                           |                        1928.22 |                           1928.22 |                                 1681.02 |                 0   | 21                       |
|  710 | 4 LANING OF NAGPUR-BETUL                                                                            | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 02/2011                         | 08/2014                                        | 12/2016                                           |                        2498.76 |                           2498.76 |                                 2488.49 |                 0   | 28                       |
|  711 | VARANASI-AURANGABAD KM.786 TO KM.978.40                                                             | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 09/2011                         | 03/2014                                        | 04/2017                                           |                        2848    |                           2848    |                                  642.56 |                 0   | 37                       |
|  712 | MUZAFFARNAGAR-HARIDWAR                                                                              | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 09/2011                         | 03/2013                                        | 12/2016                                           |                         754    |                            754    |                                 1086.07 |                 0   | 45                       |
|  713 | SURAT- DAHISAR(SIX LANE) KM 263 TO KM 502                                                           | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 02/2009                         | 08/2011                                        | 12/2016                                           |                        1693.75 |                           1693.75 |                                 2675.28 |                 0   | 64                       |
|  714 | DHOLPUR - MORENA SECTION (INCLUDING CHAMBOL BRIDGE) NH-3                                            | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 12/2003                         | 09/2010                                        | 06/2016                                           |                         232.45 |                            232.45 |                                  343.71 |                 0   | 69                       |

186

| SN       | PROJECT                                                                                               | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|----------|-------------------------------------------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
| 715      | GWALIOR-JHANSI, NH-75                                                                                 | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 12/2003                         | 12/2009                                        | N.A.                                              | 604.00                         | 604.00                            | 423.83                                  | 0.00                | N.A.                     |
| 716      | WIDENING AND STG.OF EXISTING TWO- LANE CARRIAGEWAY TO FOUR LANES WITH PAVED SIDE SHOULDERS OF AMRTISA | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 03/2015                         | N.A.                                           | N.A.                                              | 789.83                         | 789.83                            | 135.20                                  | 0.00                | N.A.                     |
| 717      | NETWORK FOR SPECTRUM (NFS) OFC LAYING PROJECT, PACKAGE F AND G, A PART OF INTELLIGENT FIBER OPTIC C   | TELECOMM UNICATION S         | ITI                    | 09/2014                         | 09/2014                                        | 03/2017                                           | 2111.17                        | 2011.17                           | 301.57                                  | -4.74               | 30                       |
| 718      | NETWORK FOR SPECTRUM                                                                                  | TELECOMM UNICATION S         | DOT                    | 03/2012                         | 07/2015                                        | N.A.                                              | 13334.00                       | 13334.00                          | 0.00                                    | 0.00                | N.A.                     |
| NAGALAND | NAGALAND                                                                                              | NAGALAND                     | NAGALAND               | NAGALAND                        | NAGALAND                                       | NAGALAND                                          | NAGALAND                       | NAGALAND                          | NAGALAND                                | NAGALAND            | NAGALAND                 |
| 719      | NEW LINE FROM DIMAPUR TO ZUBZA(KOHIMA) NATIONAL PROJECT (NEFR)                                        | RAILWAYS                     | NFR                    | 04/2006                         | 03/2015                                        | 03/2020                                           | 850.00                         | 2973.42                           | 9.23                                    | 249.81              | 60                       |
| 720      | DIMAPUR-TIZIT NL                                                                                      | RAILWAYS                     | NFR                    | 04/2013                         | N.A.                                           | 03/2020                                           | 4274.00                        | 4487.70                           | 0.00                                    | 5.00                | N.A.                     |
| 721      | WIDENING OF 2(TWO) LANING OF LONGLENG-CHANTONGYA ROAD, MON- TAMLU-MERANGKONG ROAD, PHEK- PFUTSERO ROA | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 12/2010                         | 02/2011                                        | N.A.                                              | 1296.00                        | 1296.00                           | 0.00                                    | 0.00                | N.A.                     |
| ODISHA   | ODISHA                                                                                                | ODISHA                       | ODISHA                 | ODISHA                          | ODISHA                                         | ODISHA                                            | ODISHA                         | ODISHA                            | ODISHA                                  | ODISHA              | ODISHA                   |
| 722      | BHUBANESWARI OCP, MCL (20.0 MTY)                                                                      | COAL                         | MCL                    | 12/2007                         | 03/2017                                        | 03/2017                                           | 490.10                         | 490.10                            | 206.70                                  | 0.00                | 0                        |
| 723      | KULDA EXPN OC. (5.00 MTY)                                                                             | COAL                         | MCL                    | 06/2014                         | 03/2018                                        | 03/2018                                           | 289.03                         | 289.03                            | 0.00                                    | 0.00                | 0                        |
| 724      | BASUNDHARA (WEST) OC EXTN(7.00 MTY)                                                                   | COAL                         | MCL                    | 05/2014                         | 03/2019                                        | 03/2019                                           | 479.15                         | 479.15                            | 14.11                                   | 0.00                | 0                        |
| 725      | JAGANNATH RE-ORGANISATION OC.(6.00 MTY)                                                               | COAL                         | MCL                    | 05/2014                         | 03/2019                                        | 03/2019                                           | 337.66                         | 337.66                            | 0.93                                    | 0.00                | 0                        |
| 726      | GARJANBAHAL OCP                                                                                       | COAL                         | MCL                    | 11/2014                         | 03/2021                                        | 03/2021                                           | 1375.38                        | 1375.38                           | 181.27                                  | 0.00                | 0                        |
| 727      | SIARMAL OCP (40.00MTY)                                                                                | COAL                         | MCL                    | 05/2014                         | 03/2026                                        | 03/2026                                           | 3756.36                        | 3756.36                           | 621.53                                  | 0.00                | 0                        |
| 728      | KANIHA OCP, MCL, (10.0 MTY)                                                                           | COAL                         | MCL                    | 12/2007                         | 03/2013                                        | 03/2017                                           | 457.77                         | 457.77                            | 229.76                                  | 0.00                | 48                       |
| 729      | HINGULA OC-II EXP. PH-III (15 MTY)                                                                    | COAL                         | MCL                    | 11/2008                         | 03/2013                                        | 03/2017                                           | 479.53                         | 479.53                            | 187.63                                  | 0.00                | 48                       |
| 730      | TALABIRA OCP                                                                                          | COAL                         | MCL                    | 03/2008                         | 03/2016                                        | 03/2020                                           | 447.72                         | 447.72                            | 52.36                                   | 0.00                | 48                       |
| 731      | ANANTA OC EXPANSION PH-III (15.0 MTY)                                                                 | COAL                         | MCL                    | 08/2008                         | 03/2012                                        | 03/2017                                           | 207.28                         | 207.28                            | 198.11                                  | 0.00                | 60                       |
| 732      | GOPAL PRASAD OCP (15MTY)                                                                              | COAL                         | MCL                    | 02/2008                         | 03/2015                                        | 03/2021                                           | 395.87                         | 395.87                            | 76.74                                   | 0.00                | 72                       |
| 733      | BALRAM OCP EXTENSION,MCL 8.00 MTY                                                                     | COAL                         | MCL                    | 12/2007                         | 03/2010                                        | 03/2017                                           | 172.08                         | 172.08                            | 182.26                                  | 0.00                | 84                       |
| 734      | KULDA OCP (MAHANADI COALFIELDS LTD)                                                                   | COAL                         | MCL                    | 01/2005                         | 03/2010                                        | 03/2016                                           | 302.96                         | 302.96                            | 318.74                                  | 0.00                | N.A.                     |
| 735      | POLYPROPYLENE PLANT AT PARADIP REFINERY                                                               | PETROLEU M                   | IOCL                   | 03/2014                         | 09/2017                                        | 12/2017                                           | 3150.00                        | 3150.00                           | 197.31                                  | 0.00                | 3                        |

187

| SN    | PROJECT                                                                                               | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|-------|-------------------------------------------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
| 736   | PETCOKE EVACUATION PROJECT AT PARADIP REFINERY                                                        | PETROLEU M                   | IOCL                   | 03/2014                         | 03/2017                                        | 08/2017                                           |                         238.5  |                            238.5  |                                   23.3  |                0    | 5                        |
| 737   | TRANSMISSION SYSTEM ASSOCIATED WITH DARLIPALLI TPS                                                    | POWER                        | PGCIL                  | 01/2016                         | 06/2018                                        | 06/2018                                           |                         187.04 |                            187.04 |                                    1.6  |                0    | 0                        |
| 738   | DARLIPALLI STPP STAGE-I (2X800 MW)                                                                    | POWER                        | NTPC                   | 02/2014                         | 08/2018                                        | 08/2018                                           |                       12532.4  |                          12532.4  |                                 3377    |                0    | 0                        |
| 739   | CHAMPAJHARAN-BIMALGARH DOUBLING EXTENSION                                                             | RAILWAYS                     | SER                    | 04/2010                         | 03/2015                                        | 12/2016                                           |                         149.9  |                            230    |                                   54.96 |               53.44 | 21                       |
| 740   | KHURDA ROAD - BARANG 3RD LINE (DL) (ECOR)                                                             | RAILWAYS                     | RVNL                   | 04/2000                         | 03/2009                                        | 10/2016                                           |                         133.41 |                            318.33 |                                    0    |              138.61 | 91                       |
| 741   | CUTTACK - BARANG (LD)                                                                                 | RAILWAYS                     | RVNL                   | 04/1995                         | N.A.                                           | 10/2014                                           |                         127.13 |                            225    |                                    0    |               76.98 | N.A.                     |
| 742   | RAJATGARH-BARANG(LD),ECOR                                                                             | RAILWAYS                     | RVNL                   | 04/1999                         | 02/2009                                        | 04/2016                                           |                         166.16 |                            325.5  |                                  331.99 |               95.9  | N.A.                     |
| 743   | SAMBALPUR - ANGUL RLY. ELECTRIFICATION                                                                | RAILWAYS                     | ECOR                   | 03/2012                         | N.A.                                           | 12/2016                                           |                         155.81 |                            155.81 |                                   14    |                0    | N.A.                     |
| 744   | DELANG-PURI DOUBLING                                                                                  | RAILWAYS                     | ECOR                   | 03/2011                         | 03/2015                                        | N.A.                                              |                         165.16 |                            234.71 |                                   63.99 |               42.11 | N.A.                     |
| 745 # | SUKINDA ROAD - ANGUL (NL)(ECOR)                                                                       | RAILWAYS                     | RVNL                   | 04/1998                         | 02/2015                                        | N.A.                                              |                         183.23 |                           1202.7  |                                    0    |              556.39 | N.A.                     |
| 746 # | HARIDASPUR-PARADEEP(NL)                                                                               | RAILWAYS                     | RVNL                   | 04/1996                         | N.A.                                           | N.A.                                              |                         301.64 |                           1185.64 |                                  436.77 |              293.06 | N.A.                     |
| 747   | TALCHER-BIMALAGARH(NL)(ECOR)                                                                          | RAILWAYS                     | ECOR                   | 04/2005                         | N.A.                                           | N.A.                                              |                         810.78 |                            810.8  |                                  133.24 |                0    | N.A.                     |
| 748   | KHURDA ROAD-BOLANGIR(NL)ECOR                                                                          | RAILWAYS                     | ECOR                   | 04/1994                         | N.A.                                           | N.A.                                              |                         470.21 |                           1995.25 |                                  295.9  |              324.33 | N.A.                     |
| 749 # | SAMBALPUR-TALCHER DOUBLING                                                                            | RAILWAYS                     | ECOR                   | 03/2011                         | N.A.                                           | N.A.                                              |                         679.27 |                           1111.99 |                                   12.45 |               63.7  | N.A.                     |
| 750   | BHADRAK - NERGUNDI 3RD LINE                                                                           | RAILWAYS                     | ECOR                   | 03/2013                         | N.A.                                           | N.A.                                              |                         858.67 |                            837.33 |                                    0.66 |               -2.49 | N.A.                     |
| 751   | JHARSUGUDA-RENGALI DOUBLING                                                                           | RAILWAYS                     | ECOR                   | 03/2006                         | N.A.                                           | N.A.                                              |                         201    |                            230    |                                  207.45 |               14.43 | N.A.                     |
| 752   | IMPROVEMENT FROM KM 0/0 TO 68/0                                                                       | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 12/2013                         | 10/2016                                        | 10/2016                                           |                         319.8  |                            319.8  |                                    0    |                0    | 0                        |
| 753   | REHABILITATION AND UP-GRADATION OF NH-149 FROM KM 0.00 TO KM 68.280 (PALLAHARA-PITRI JUNCTION) IN TH  | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 07/2014                         | 01/2017                                        | 01/2017                                           |                         342.05 |                            342.05 |                                    0    |                0    | 0                        |
| 754   | REHABILITATION AND UPGRADING TO 2 LANES/2 LANE WITH PAVED SHOULDERS CONFIGURATION OF BHOJPUR-CHHATAB  | ROAD TRANSPOR T AND HIGHWAYS | MORTH                  | 01/1991                         | 10/2017                                        | 10/2017                                           |                         218.63 |                            218.63 |                                   41.21 |                0    | 0                        |
| 755   | WIDENING TO 2 LANE AND IMPROVEMENT FROM KM 100/700 TO 186/700 OF VIJAYWADA RANCI ROUTE IN ODISHA      | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 12/2011                         | 11/2017                                        | 11/2017                                           |                         159.39 |                            159.39 |                                    0    |                0    | 0                        |
| 756   | 2/4 LANING OF TALCHAR -DUBARI- CHANDIKHOLE SECTION OF NH-200 FROM KM 301.89 TO KM 427.85 INCLUDING KM | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 06/2015                         | 12/2017                                        | 12/2017                                           |                         996.37 |                            996.37 |                                    0    |                0    | 0                        |

188

|   SN | PROJECT                                                                                              | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|------------------------------------------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
|  757 | REHABILITATION AND UPGRADING TO 2 LANES/2 LANE WITH PAVED SHOULDERS CONFIGURATION OF NABARANGPUR-KOK | ROAD TRANSPOR T AND HIGHWAYS | MORTH                  | 01/1991                         | 05/2018                                        | 05/2018                                           |                         229.41 |                            229.41 |                                   10.32 |                   0 | 0                        |
|  758 | WIDENING TO 2 LANE AND IMPROVEMENT VIJAYWADA RANCI ROUTE FROM KM 377-700 TO 471-900 (BERHMAPUR-TAPTA | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 12/2011                         | 08/2015                                        | 03/2018                                           |                         191.08 |                            191.08 |                                    0    |                   0 | 31                       |
|  759 | SIX LANING OF CHANDIKHOL-JAGATPUR- BHUBANESWAR                                                       | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 12/2011                         | 06/2014                                        | 03/2017                                           |                        1047    |                           1047    |                                 1629.85 |                   0 | 33                       |
|  760 | PANIKHOLI-RIMOLI                                                                                     | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 03/2012                         | 09/2014                                        | 06/2017                                           |                        1410    |                           1410    |                                 1736.5  |                   0 | 33                       |
|  761 | NIROLI-ROXY-RAJAMUNDA                                                                                | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 07/2011                         | 01/2014                                        | 12/2016                                           |                         586    |                            586    |                                  160.54 |                   0 | 35                       |
|  762 | BHUBANESWAR TO PURI                                                                                  | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 03/2011                         | 08/2013                                        | 12/2016                                           |                         500.29 |                            500.29 |                                  875.45 |                   0 | 40                       |
|  763 | 4 LANING OF BAHARAGORA - SINGHARA                                                                    | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 07/2015                         | N.A.                                           | N.A.                                              |                        1282.94 |                           1282.94 |                                    0    |                   0 | N.A.                     |
|  764 | FOUR LANING WITH PS TALEBANI - SMBALPUR                                                              | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 12/2015                         | N.A.                                           | N.A.                                              |                         752.28 |                            752.28 |                                    0    |                   0 | N.A.                     |
|  765 | JHARPOKHARIA-BARIPADA-BALESHWAR SECTION                                                              | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 02/2016                         | N.A.                                           | N.A.                                              |                        1069.65 |                           1069.65 |                                    0    |                   0 | N.A.                     |
|  766 | INSTALLATION OF NEW HOT STRIP MILL AT RSP                                                            | STEEL                        | SAIL                   | 04/2015                         | 04/2018                                        | 04/2018                                           |                        3127.3  |                           3127.3  |                                  369    |                   0 | 0                        |
|  767 | UPGRADATION OF BLAST FURNACE-1 AT RSP                                                                | STEEL                        | SAIL                   | 06/2014                         | 04/2016                                        | 09/2016                                           |                         708.91 |                            708.91 |                                  428.06 |                   0 | 5                        |

189

| SN   | PROJECT                                                                                              | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|------|------------------------------------------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
|      | PUNJAB                                                                                               |                              |                        |                                 |                                                |                                                   |                                |                                   |                                         |                     |                          |
| 768  | MANSA-BHATINDA PH-1 INCLUDING MM FOR RAMA MANDI(RAMAN)-MAUR MANDI VIA TALWANDI SABOO NL              | RAILWAYS                     | NR                     | 04/2009                         | N.A.                                           | N.A.                                              | 396.04                         | 369.00                            | 88.77                                   | -6.83               | N.A.                     |
| 769  | QADIAN-BEAS                                                                                          | RAILWAYS                     | NR                     | 04/2011                         | N.A.                                           | N.A.                                              | 205.22                         | 205.22                            | 1.54                                    | 0.00                | N.A.                     |
| 770  | FOUR LANING OF KHARAR - KURALI SECTION OF NH-21                                                      | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 12/2015                         | 12/2017                                        | 12/2017                                           | 239.23                         | 239.23                            | 8.05                                    | 0.00                | 0                        |
| 771  | FOUR LANING OF CHADIGARH - KHARAR                                                                    | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 10/2015                         | 12/2017                                        | 12/2017                                           | 447.29                         | 447.29                            | 0.00                                    | 0.00                | 0                        |
| 772  | JALANDHAR - AMRITSAR                                                                                 | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 01/2014                         | 01/2016                                        | 03/2017                                           | 523.85                         | 523.85                            | 89.07                                   | 0.00                | 14                       |
| 773  | FOUR LANNING OF LUDHIYANA- TALWANDI SECTION                                                          | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 09/2014                         | N.A.                                           | 12/2016                                           | 479.00                         | 479.00                            | 353.96                                  | 0.00                | N.A.                     |
| 774  | REHABILITATION AND UPGRADATION OF NH-64 FROM KM.28.110 TO 50.000(ZIRAKPUR TO PATIALA SEC.) TO 4 LANE | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 03/2015                         | N.A.                                           | N.A.                                              | 435.90                         | 435.90                            | 50.74                                   | 0.00                | N.A.                     |
| 775  | WIDENING AND REHABILITATION OF THE EXISTING PATIALA BYEPASS FROM EXISTING KM.50/0 TO 69/280) ON NH-6 | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 01/2015                         | N.A.                                           | N.A.                                              | 279.68                         | 279.68                            | 77.55                                   | 0.00                | N.A.                     |
| 776  | 4-LAINING WITH PAVED SHOULDERS OF SANGRUR TO DOGAL KALAN SEC.OF NH- 71(NEW NH-52) FROM KM.181.805 TO | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 11/2014                         | N.A.                                           | N.A.                                              | 463.65                         | 463.65                            | 280.16                                  | 0.00                | N.A.                     |
| 777  | 4 LAINING WITH PAVED SHOULDERS OF DOGAL KALAN TO PUNJAB/HARYANA BORDER SEC.OF NH-71(NEW NH-52) FROM  | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 11/2014                         | N.A.                                           | N.A.                                              | 573.96                         | 605.00                            | 217.74                                  | 5.41                | N.A.                     |

190

|   SN | PROJECT                                                                                               | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|-------------------------------------------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
|  778 | 4-LANES WITH PAVED SIDE SHOULDERS OF END OF SANGRUR BYPASS TO TAPA SEC,IF NH-64(NEW NH-07) FROM EXI   | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 02/2015                         | N.A.                                           | N.A.                                              |                         483.38 |                            483.38 |                                  101.48 |                   0 | N.A.                     |
|  779 | 4-LANES WITH PAVED SIDE SHOULDERS OF TAPA TO BATHINDA SEC.OF NH- 64(NEW NH-07) FROM EXISING KM.168/0  | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 02/2015                         | N.A.                                           | N.A.                                              |                         616.36 |                            616.36 |                                   96.1  |                   0 | N.A.                     |
|  780 | 4 LANES WITH PAVED SIDE SHOULDERS OF END OF PATIALA BYPASS TO START OF SANGRUR BYEPASS SEC.OF NH-64(  | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 02/2015                         | N.A.                                           | N.A.                                              |                         486.74 |                            486.74 |                                  189.42 |                   0 | N.A.                     |
|  781 | CONST.OF 4 LANES WITH PAVED SHOUDLERS OF HARIKE BYPASS FROM EXISTING KM.158.350 TO 166.925 OF NH- 15( | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 03/2015                         | N.A.                                           | N.A.                                              |                         312.79 |                            312.79 |                                   27.4  |                   0 | N.A.                     |
|  782 | CONST.OF SANGRUR BYPASS(EXISTING KM.106.170 TO 116.950) AND DHANOULA BYPASS(EXISTING KM.138.030 TO K  | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 07/2014                         | N.A.                                           | N.A.                                              |                         319.8  |                            319.8  |                                  102.69 |                   0 | N.A.                     |
|  783 | DEVELOPMENT TO FOUR LANE WITH PAVED SHOULDERS OF SHAHKOT-MOGA SECTION OF NH-71 (NEW NH-52) FROM EXIS  | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 12/2015                         | N.A.                                           | N.A.                                              |                         766.36 |                            766.36 |                                  267.63 |                   0 | N.A.                     |
|  784 | 4-LANING OF LAMBRA-SHAHKOT SECTION OF NH-71 FROM KM 12.00 TO 44.600                                   | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 11/2015                         | N.A.                                           | N.A.                                              |                         847.02 |                            847.02 |                                  299.81 |                   0 | N.A.                     |
|  785 | 4-LANING OF MOGA -TALLEWAL SECTION OF NH-71 FROM KM 77.200 TO 114.00                                  | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 11/2015                         | N.A.                                           | N.A.                                              |                         889.24 |                            889.24 |                                  389.64 |                   0 | N.A.                     |
|  786 | DEVELOPMENT TO FOUR LANE WITH PAVED SHOULDERS OF TALLEWAL- BARNALA SECTION OF NH-71 FROM EXISTING KM  | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 12/2015                         | N.A.                                           | N.A.                                              |                         578.38 |                            578.38 |                                  128.53 |                   0 | N.A.                     |
|  787 | IMPROVEMENT OF AMRITSAR BYPASS BY CONSTRUCTION OF ADDITIONAL STRUCTURE AND SERVICE ROADS ON NH-1      | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 09/2015                         | N.A.                                           | N.A.                                              |                         273.06 |                            273.06 |                                    0    |                   0 | N.A.                     |

191

|   SN | PROJECT                                                                                               | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|------|-------------------------------------------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
|  788 | WIDENING STG.OF EXISTING TWO-LANE CARRIAGEWAY TO FOUR LANES WITH PAVED SIDE SHOULDERS OF HARIKE- ZIRA | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 06/2015                         | N.A.                                           | N.A.                                              | 892.17                         | 892.17                            | 45.25                                   | 0.00                | N.A.                     |
|  789 | WIDENING STG.OF EXISTING TWO-LANE CARRIAGEWAY TO FOUR LANES WITH PAVED SIDE SHOULDERS OF FARIDKOT- KO | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 06/2015                         | N.A.                                           | N.A.                                              | 899.21                         | 899.21                            | 42.99                                   | 0.00                | N.A.                     |
|  790 | CONSTRUCTION OF DIFFERENT BUILDINGS UNDER PHASE-I FOR IIT ROPAR AT ROPAR, PUNJAB                      | URBAN DEVELOPM ENT           | CPWD                   | 02/2014                         | 01/2015                                        | N.A.                                              | 388.00                         | 388.00                            | 122.90                                  | 0.00                | N.A.                     |
|  790 | RAJASTHAN                                                                                             |                              |                        |                                 |                                                |                                                   |                                |                                   |                                         |                     |                          |
|  791 | RAJASTHAN ATOMIC POWER PROJECT -7 AND 8 (2X700 MW)                                                    | ATOMIC ENERGY                | NPCIL                  | 10/2009                         | 12/2016                                        | 12/2019                                           | 12320.00                       | 12320.00                          | 6302.00                                 | 0.00                | 36                       |
|  792 | HADLA LIGNITE MINE PROJECT(1.90 MTPA)                                                                 | COAL                         | NLC                    | 03/2015                         | 09/2019                                        | 09/2019                                           | 522.45                         | 522.45                            | 2.56                                    | 0.00                | 0                        |
|  793 | BITHNOK LIGNITE MINE PROJECT (2.25 MTPA)                                                              | COAL                         | NLC                    | 03/2015                         | 12/2019                                        | 12/2019                                           | 513.63                         | 513.63                            | 67.25                                   | 0.00                | 0                        |
|  794 | IMPLEMENTATION OF 50 MWWIND POWER PROJECT AT DEVIKOT                                                  | MINES                        | NALCO                  | 12/2015                         | 11/2016                                        | 11/2016                                           | 344.50                         | 344.50                            | 120.21                                  | 0.00                | 0                        |
|  795 | 50 MWCAPACITY WIND POWER PROJECT UNDER PHASE II                                                       | PETROLEU M                   | HPCL                   | 11/2011                         | 03/2013                                        | 01/2017                                           | 310.00                         | 370.00                            | 17.76                                   | 19.35               | 46                       |
|  796 | TRANSMISSION SYSTEM ASSOCIATED WITH RAPP 7 and 8 - PART B                                             | POWER                        | PGCIL                  | 07/2015                         | 11/2017                                        | 11/2017                                           | 307.18                         | 307.18                            | 12.70                                   | 0.00                | 0                        |
|  797 | WIND POWER PROJECT AT LAKHMANA IN JAISALMER (RAJASTHAN) 50MW                                          | POWER                        | NHPC                   | 02/2015                         | 02/2016                                        | 05/2016                                           | 302.49                         | 302.49                            | 273.44                                  | 0.00                | 3                        |
|  798 | HIMMATNAGAR - UDAIPUR GAUGE CANVESSION (NWR)                                                          | RAILWAYS                     | NWR                    | 04/2008                         | 03/2015                                        | 03/2015                                           | 829.74                         | 829.74                            | 93.08                                   | 0.00                | N.A.                     |
|  799 | JAIPUR - RINGUS - CHURU AND SIKAR - LOHARU GUAGE CONVERSION (NWR)                                     | RAILWAYS                     | NWR                    | 04/2008                         | 03/2014                                        | N.A.                                              | 653.19                         | 653.55                            | 251.60                                  | 0.06                | N.A.                     |
|  800 | SURATPURA - HANUMANGARH - SRIGANGANAGAR GUAGE CONVERSION (NWR)                                        | RAILWAYS                     | NWR                    | 04/2008                         | 03/2014                                        | N.A.                                              | 516.23                         | 516.23                            | 587.83                                  | 0.00                | N.A.                     |
|  801 | DAUSA-GANGAPUR CITY(NL),NWR                                                                           | RAILWAYS                     | NWR                    | 02/1997                         | N.A.                                           | N.A.                                              | 410.08                         | 410.08                            | 0.00                                    | 0.00                | N.A.                     |
|  802 | AJMER(NASIRABAD)- SAWAI MADHOPUR (CHAUTH KA BARWARA) VIS TONK NL                                      | RAILWAYS                     | NWR                    | 05/2015                         | N.A.                                           | N.A.                                              | 873.71                         | 873.71                            | 0.00                                    | 0.00                | N.A.                     |
|  803 | BANGURGRAM-GURIYA PATCH DOUBLING                                                                      | RAILWAYS                     | NWR                    | 04/2012                         | N.A.                                           | N.A.                                              | 246.08                         | 246.08                            | 4.13                                    | 0.00                | N.A.                     |
|  804 | THIYAT HAMIRA-SANU                                                                                    | RAILWAYS                     | NWR                    | 04/2013                         | N.A.                                           | N.A.                                              | 236.93                         | 262.00                            | 0.41                                    | 10.58               | N.A.                     |
|  805 | AJMER-KOTA (NASIRABAD-JAUNDRI)                                                                        | RAILWAYS                     | NWR                    | 04/2013                         | N.A.                                           | N.A.                                              | 822.00                         | 822.00                            | 0.00                                    | 0.00                | N.A.                     |
|  806 | PUSHKAR-MERTA                                                                                         | RAILWAYS                     | NWR                    | 04/2013                         | N.A.                                           | N.A.                                              | 323.00                         | 323.00                            | 0.00                                    | 0.00                | N.A.                     |
|  807 | MAVLI JUNCTION-BARI SADRI, MM OF AJMER- CHITTSURGARH-UDAIPUR                                          | RAILWAYS                     | NWR                    | 04/2013                         | N.A.                                           | N.A.                                              | 456.00                         | 855.16                            | 557.70                                  | 87.54               | N.A.                     |
|  808 | RATANGARH-SARDARSAHAR (MM OF SADULPUR-BIKANER AND RATANGARH- DEGANA GC)                               | RAILWAYS                     | NWR                    | 04/2010                         | N.A.                                           | N.A.                                              | 739.65                         | 872.22                            | 792.43                                  | 17.92               | N.A.                     |

192

|   SN | PROJECT                                                                                              | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|------------------------------------------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
|  809 | GURIYA-MARWAR AND KARJODA- PALANPUR                                                                  | RAILWAYS                     | NWR                    | 04/2011                         | N.A.                                           | N.A.                                              |                         239.73 |                            179.32 |                                   30.33 |              -25.2  | N.A.                     |
|  810 | AJMER-BANGURGRAM                                                                                     | RAILWAYS                     | NWR                    | 04/2011                         | N.A.                                           | N.A.                                              |                         213.39 |                            218.39 |                                   21.65 |                2.34 | N.A.                     |
|  811 | RANI-MARWAR JN. PATCH DOUBLING                                                                       | RAILWAYS                     | NWR                    | 04/2012                         | N.A.                                           | N.A.                                              |                         288.97 |                            288.97 |                                    0.62 |                0    | N.A.                     |
|  812 | ALWAR-BANDIKUI DOUBLING                                                                              | RAILWAYS                     | NWR                    | 04/2013                         | N.A.                                           | N.A.                                              |                         242.09 |                            242.09 |                                    0    |                0    | N.A.                     |
|  813 | REHABILITATION AND UPGRADING TO 2 LANES/2 LANE WITH PAVED SHOULDERS CONFIGURATION OF LALSOT-KARAULI  | ROAD TRANSPOR T AND HIGHWAYS | MORTH                  | 01/1991                         | 05/2016                                        | 05/2016                                           |                         208.87 |                            208.87 |                                  219.99 |                0    | 0                        |
|  814 | 2-LANE WITH PAVED SHOULDER WITH PROVISION OF CAPACITY AUGMENTATION OF RAJASTHAN BORDER-FATEHPUR-SALA | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 11/2012                         | 08/2016                                        | 08/2016                                           |                         530.07 |                            530.07 |                                  234.56 |                0    | 0                        |
|  815 | TWO LANING WITH PAVED SHOULDER OF KARAUII - DHOLPUR                                                  | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 09/2014                         | 09/2016                                        | 09/2016                                           |                         425.19 |                            425.19 |                                  217.87 |                0    | 0                        |
|  816 | REHABILITATION AND UPGRADING TO 2 LANES/2 LANE WITH PAVED SHOULDERS CONFIGURATION OF PRATAPGARH-PADI | ROAD TRANSPOR T AND HIGHWAYS | MORTH                  | 01/1991                         | 10/2016                                        | 10/2016                                           |                         269.26 |                            269.26 |                                  218.1  |                0    | 0                        |
|  817 | JODHPUR - BARMER SECTION OF PACKAGE -II                                                              | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 10/2014                         | 04/2017                                        | 04/2017                                           |                         206.12 |                            206.12 |                                  112    |                0    | 0                        |
|  818 | JODHPUR - BARMER SECTION OF PACKAGE -I                                                               | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 10/2014                         | 04/2017                                        | 04/2017                                           |                         264.72 |                            264.72 |                                  104.69 |                0    | 0                        |
|  819 | PADI - DAHOD                                                                                         | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 11/2014                         | 05/2017                                        | 05/2017                                           |                         279.14 |                            279.14 |                                   95.18 |                0    | 0                        |
|  820 | TWO LANE WITH PAVED SHOULDERS OF JODHPUR - POKARAN SECTION OF NH- 114 ( NEW NH NO -50)               | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 07/2015                         | 07/2017                                        | 07/2017                                           |                         455.6  |                            455.6  |                                   54.5  |                0    | 0                        |

193

|   SN | PROJECT                                                                                              | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) |   TIME OVERRUN$ (MONTHS) |
|------|------------------------------------------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
|  821 | 2 LANING WITH PS OF GULABPURA - UNIARA                                                               | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 10/2015                         | 10/2017                                        | 10/2017                                           |                         597    |                            597    |                                   29.08 |                   0 |                        0 |
|  822 | TWO LANING WITH PAVED SHOULDER BARMER - SANCHOR - GUJARAT BODER ( UP TO GANDHAV BRIDGE) SECTION OF N | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 08/2015                         | 02/2018                                        | 02/2018                                           |                         538.08 |                            538.08 |                                   47.18 |                   0 |                        0 |
|  823 | JAISALMER - BARMER                                                                                   | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 08/2015                         | 02/2018                                        | 02/2018                                           |                         482.27 |                            482.27 |                                   58.99 |                   0 |                        0 |
|  824 | PHALODI -JAISALMER SECTION OF NH-15 TO TWO/FOUR LANE WITH PS                                         | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 09/2015                         | 03/2018                                        | 03/2018                                           |                         567.51 |                            567.51 |                                   42.79 |                   0 |                        0 |
|  825 | BIKANER - PHALODI SECTION TO FOUR LANING FROM KM.4.200 TO KM 55.25 AND TWO-LANE PAVED SHOULDER FROM  | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 08/2014                         | 04/2018                                        | 04/2018                                           |                         822.9  |                            822.9  |                                   80    |                   0 |                        0 |
|  826 | WIDENING TO 4 LANE WITH PAVED SHOULDER WITH CC PAVEMENT FROM KM 256/550 TO KM 289/500 ON KOTA- DARAH | ROAD TRANSPOR T AND HIGHWAYS | MORTH                  | 12/2015                         | 06/2018                                        | 06/2018                                           |                         621.43 |                            621.43 |                                    0    |                   0 |                        0 |
|  827 | 4 - LANING OF RAJSAMAND-GANGAPUR- BHILWARA                                                           | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 10/2013                         | 04/2016                                        | 06/2016                                           |                         677.79 |                            677.79 |                                  878.97 |                   0 |                        2 |
|  828 | 2-LANING WITH PS BHILWARA-LODPURA SECTION                                                            | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 03/2014                         | 03/2016                                        | 06/2016                                           |                         240.1  |                            240.1  |                                  158.65 |                   0 |                        3 |
|  829 | WIDENING AND STRENGTHENING TO 2- LANE WITH PS OF NIMBI JODHA-DEGANA- MERTA CITY SECTION              | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 01/2014                         | 01/2016                                        | 06/2016                                           |                         368.15 |                            368.15 |                                  184.28 |                   0 |                        5 |
|  830 | 2-LANING WITH PS LAMBIA-JAITRAN- RAIPUR                                                              | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 01/2014                         | 12/2015                                        | 06/2016                                           |                         158.04 |                            158.04 |                                  117.97 |                   0 |                        6 |

194

|   SN | PROJECT                                                                                               | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|-------------------------------------------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
|  831 | 4 LANING OF GOMTI CHAURAHA - UDAIPUR                                                                  | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 03/2012                         | 10/2015                                        | 06/2016                                           |                         914.5  |                            914.5  |                                 1128.25 |                0    | 8                        |
|  832 | REENGUS SIKAR                                                                                         | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 03/2012                         | 09/2014                                        | 06/2016                                           |                         333.51 |                            333.51 |                                  226.96 |                0    | 21                       |
|  833 | BEAWAR PALI PINDWARA                                                                                  | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 12/2011                         | 06/2014                                        | 06/2016                                           |                        2388.51 |                           2388    |                                 2490.61 |               -0.02 | 24                       |
|  834 | JAIPUR-REENGUS                                                                                        | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 08/2010                         | 02/2013                                        | 06/2016                                           |                         267.81 |                            267.81 |                                  699.6  |                0    | 40                       |
|  835 | DEOLI-KOTA                                                                                            | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 01/2011                         | 07/2013                                        | 12/2016                                           |                         593    |                            593    |                                 1038.84 |                0    | 41                       |
|  836 | GURGAON - KOTPUTLI - JAIPUR (SIX LANE)                                                                | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 02/2008                         | 10/2011                                        | 06/2016                                           |                        1673.7  |                           1673.7  |                                 2946.14 |                0    | 56                       |
|  837 | CHAMBAL BRIDGE, NH-76 (RJ-5)                                                                          | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 12/2003                         | 02/2010                                        | 05/2017                                           |                         275    |                            281.31 |                                  178.26 |                2.29 | 87                       |
|  838 | WIDENING AND STRENGTHENING OF NH- 15 TO TWO LANES WITH PAVED SHOULDER FROM EXISTING KM 173/0 TO KM 24 | ROAD TRANSPOR T AND HIGHWAYS | MORTH                  | 02/2015                         | 03/2015                                        | N.A.                                              |                         383.4  |                            383.4  |                                  224.68 |                0    | N.A.                     |
|  839 | WIDENING AND STRENGTHENING OF NH- 65 TO FOUR LANES WITH PAVED SHOULDERS FROM EXISTING KM 267+500 TO K | ROAD TRANSPOR T AND HIGHWAYS | MORTH                  | 10/2014                         | 01/2015                                        | N.A.                                              |                         269.22 |                            269.22 |                                   59.97 |                0    | N.A.                     |
|  840 | WIDENING AND STRENGHENING OF NH- 65 TO TWO LANES WITH PAVED SHOULDERS FROM EXISTING                   | ROAD TRANSPOR T AND HIGHWAYS | MORTH                  | 10/2014                         | 01/2015                                        | N.A.                                              |                         257.09 |                            257.09 |                                   53.14 |                0    | N.A.                     |

195

| SN   | PROJECT                                                                                              | SECTOR                         | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|------|------------------------------------------------------------------------------------------------------|--------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
| 841  | REHABILITATION AND UPGRADING TO 2 LANES-2 LANE WITH PAVED SHOULDERS                                  | ROAD TRANSPOR T AND HIGHWAYS   | MORTH                  | 10/2013                         | 05/2014                                        | N.A.                                              | 278.87                         | 278.87                            | 0.00                                    | 0.00                | N.A.                     |
| 842  | REHABILITATION AND UPGRADING TO 2 LNES-2 LANE WITH PAVED SHOULDERS CONFIGURATION AND STRENGTHENING O | ROAD TRANSPOR T AND HIGHWAYS   | MORTH                  | 01/1991                         | 04/2014                                        | N.A.                                              | 376.52                         | 376.52                            | 0.00                                    | 0.00                | N.A.                     |
| 843  | NH 79 OF CHITTORGARH NEEMUCH MP BORDER KM 183 000 TO KM 221 400 BY FOUR LANING WITH PAVED SHOULDER A | ROAD TRANSPOR T AND HIGHWAYS   | PWD                    | 09/2012                         | 10/2013                                        | N.A.                                              | 511.00                         | 511.00                            | 0.00                                    | 0.00                | N.A.                     |
| 844  | NH 79 CHITTORGARH NEEMUCH MP BORDER FOUR LANING AND NH 113 NIMBAHERA PRATAPGARH TWO LANING           | ROAD TRANSPOR T AND HIGHWAYS   | PWD                    | 09/2012                         | 10/2013                                        | N.A.                                              | 511.00                         | 511.00                            | 0.00                                    | 0.00                | N.A.                     |
| 845  | TWO LANING WITH PS OF UNCHA NAGLA KHANUWARA - ROPPAS -DHOLPUR                                        | - ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 08/2015                         | N.A.                                           | N.A.                                              | 275.90                         | 275.90                            | 0.00                                    | 0.00                | N.A.                     |
| 846  | CONSTRUCTION OF MEDICAL COLLEGE CAMPUS FOR 100 MBBS ADMISSION ANNUALLY AND UP-GRADATION OF GOVT. DIS | STEEL                          | HSCL                   | 05/2015                         | 03/2017                                        | 03/2017                                           | 189.00                         | 189.00                            | 0.00                                    | 0.00                | 0                        |
| 847  | DEVELOPMENT OF PERMANENT CAMPUS FOR IIT JODHPUR (PHASE-1),AT KARWAR,NH-65,JODHPUR RAJASTHAN          | URBAN DEVELOPM ENT             | CPWD                   | 08/2014                         | 03/2015                                        | 03/2017                                           | 350.02                         | 350.02                            | 128.26                                  | 0.00                | 24                       |
|      | SIKKIM                                                                                               |                                |                        |                                 |                                                |                                                   |                                |                                   |                                         |                     |                          |
| 848  | CONSTRUCTION OF NEW AIRPORT AT PAKYONG(SIKKIM) AIRPORT                                               | CIVIL AVIATION                 | AAI                    | 01/2009                         | 01/2011                                        | 09/2017                                           | 309.46                         | 309.46                            | 338.57                                  | 0.00                | 80                       |
| 849  | SEVOK RANGPO, NEFR                                                                                   | RAILWAYS                       | NFR                    | 04/2008                         | 12/2015                                        | 03/2020                                           | 1339.48                        | 4190.00                           | 82.80                                   | 212.81              | 51                       |
| 850  | CONSTRUCTION OF 2-LANE NAYABAZAR LEGSHIP ROAD IN WEST SIKKIM.                                        | - ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 04/2013                         | 08/2013                                        | N.A.                                              | 151.59                         | 151.59                            | 0.00                                    | 0.00                | N.A.                     |
| 851  | CONSTRUCTION OF 2-LANE TARKU DAMTHANG NAMCHI ROAD IN SOUTH SIKKIM.                                   | ROAD TRANSPOR T AND HIGHWAYS   | PWD                    | 04/2013                         | 08/2013                                        | N.A.                                              | 166.27                         | 166.27                            | 0.00                                    | 0.00                | N.A.                     |

196

| SN   | PROJECT                                                                                               | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|------|-------------------------------------------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
| 852  | CONSTRUCTION OF 2-LANE MELLI MANPUR NAMCHI ROAD IN SOUTH SIKKIM                                       | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 01/2013                         | 02/2013                                        | N.A.                                              | 182.28                         | 182.00                            | 24.36                                   | -0.15               | N.A.                     |
|      | TAMIL NADU                                                                                            |                              |                        |                                 |                                                |                                                   |                                |                                   |                                         |                     |                          |
| 853  | PROTOTYPE FAST BREEDER REACTOR (BHAVINI, 500 MWE)                                                     | ATOMIC ENERGY                | BHAVNI                 | 09/2003                         | 09/2010                                        | 09/2016                                           | 3492.00                        | 5677.00                           | 4933.84                                 | 62.57               | 72                       |
| 854  | KUDANKULAM APP (NPCIL)                                                                                | ATOMIC ENERGY                | NPCIL                  | 12/2001                         | 12/2008                                        | 05/2016                                           | 13171.00                       | 22462.00                          | 21626.00                                | 70.54               | 89                       |
| 855  | WIND POWER PROJECT,KAZHUNEERKULAM,TAMILNAD U                                                          | COAL                         | NLC                    | 04/2012                         | 10/2014                                        | 06/2016                                           | 364.75                         | 364.75                            | 206.86                                  | 0.00                | 20                       |
| 856  | NEYVELI NEW THERMAL POWER PROJECT(2X500 MW)                                                           | COAL                         | NLC                    | 06/2011                         | 12/2015                                        | 04/2018                                           | 5907.11                        | 5907.11                           | 1970.87                                 | 0.00                | 28                       |
| 857  | EXPANSION OF MINE-I (LEASE AREA) AND MINE-I A (3.0 TO 7.0 MTPA)                                       | COAL                         | NLC                    | 04/2013                         | 06/2015                                        | 08/2019                                           | 1458.17                        | 1458.17                           | 49.41                                   | 0.00                | 50                       |
| 858  | DHDS REVAMP FOR MEETING BS-IV DIESEL QUALITY                                                          | PETROLEU M                   | CPCL                   | 02/2016                         | 04/2017                                        | 04/2017                                           | 367.11                         | 367.11                            | 7.76                                    | 0.00                | 0                        |
| 859  | ENNORE TERMINAL                                                                                       | PETROLEU M                   | BPCL                   | 08/2014                         | 04/2018                                        | 04/2018                                           | 393.00                         | 393.00                            | 0.00                                    | 0.00                | 0                        |
| 860  | NEW CRUDE OIL PIPELINE PROJECT FROM CHENNAI PORT TO MANALI REFINERY                                   | PETROLEU M                   | CPCL                   | 05/2015                         | 11/2016                                        | 04/2017                                           | 257.87                         | 257.87                            | 36.05                                   | 0.00                | 5                        |
| 861  | RESID UPGRADATION PROJECT                                                                             | PETROLEU M                   | CPCL                   | 03/2013                         | 11/2015                                        | 11/2016                                           | 3110.36                        | 3110.36                           | 1768.00                                 | 0.00                | 12                       |
| 862  | ENNORE-TRICHY-MADURAI LPG PIPELINE                                                                    | PETROLEU M                   | IOCL                   | 05/2013                         | N.A.                                           | N.A.                                              | 711.00                         | 711.00                            | 4.80                                    | 0.00                | N.A.                     |
| 863  | NEW MARKETING TERMINAL AT ENNORE                                                                      | PETROLEU M                   | IOCL                   | 11/2006                         | N.A.                                           | N.A.                                              | 171.83                         | 171.83                            | 0.00                                    | 0.00                | N.A.                     |
| 864  | CONNECTIVITY FOR KUDANKULAM 3 AND 4 (2000MW) WITH INTERSTATE TRANSMISSION SYSTEM                      | POWER                        | PGCIL                  | 01/2016                         | 05/2018                                        | 05/2018                                           | 162.11                         | 162.11                            | 3.50                                    | 0.00                | 0                        |
| 865  | COMMON SYSTEM ASSOCIATED WITH COASTAL ENERGEN PRIVATE LIMITED AND IND-BARATH POWER(MADRAS) LIMITED L  | POWER                        | PGCIL                  | 09/2011                         | 09/2014                                        | 12/2016                                           | 1940.13                        | 1940.13                           | 2040.76                                 | 0.00                | 27                       |
| 866  | KUNADANKULAM APP TRANS SYSTEM (PGCIL)                                                                 | POWER                        | PGCIL                  | 05/2005                         | 11/2008                                        | 06/2017                                           | 1779.29                        | 2187.32                           | 1907.75                                 | 22.93               | 103                      |
| 867  | EXTENSION OF MRTS FROM VELACHERY TO STN. THOMAS, MTP                                                  | RAILWAYS                     | MRTP                   | 04/2006                         | 06/2013                                        | 06/2013                                           | 495.74                         | 495.74                            | 309.13                                  | 0.00                | N.A.                     |
| 868  | CHENGALPATTU-VILLUPURAM DOUBLING WITH NEW MM FOR TAMBARAM- CHENGALPATTU 3RD LINE GC ALONWITH ELECTRIF | RAILWAYS                     | SR                     | 04/2007                         | N.A.                                           | 03/2015                                           | 247.00                         | 951.24                            | 544.59                                  | 285.12              | N.A.                     |
| 869  | DINDIGUL-POLLACHI-PALGHAT-POLLACHI AND COIMBATORE                                                     | RAILWAYS                     | SR                     | 09/2006                         | N.A.                                           | 03/2016                                           | 343.17                         | 914.98                            | 0.00                                    | 166.63              | N.A.                     |
| 870  | QUILON-TIRUNELVELI - TRICHENDUR, TENKASI                                                              | RAILWAYS                     | SR                     | 04/1999                         | 01/1999                                        | N.A.                                              | 460.94                         | 1030.00                           | 0.00                                    | 123.46              | N.A.                     |

197

|   SN | PROJECT                                                                                             | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|-----------------------------------------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
|  871 | KARUR-SALEM(NL),SR                                                                                  | RAILWAYS SR                  |                        | 02/1997                         | N.A.                                           | N.A.                                              |                         155.55 |                            800    |                                    0    |              414.3  | N.A.                     |
|  872 | MAYLADUTHURAI-THIRUVARUR- KARAIKUDI-THIRU 'PONDI'- AGASTIYAMPALLI                                   | RAILWAYS                     | SR                     | 09/2007                         | N.A.                                           | N.A.                                              |                         404.19 |                           1383.45 |                                    0    |              242.28 | N.A.                     |
|  873 | TINDIVANAM-GINGEE-TIRUVANNAMALAI (NL)                                                               | RAILWAYS                     | SR                     | 09/2006                         | N.A.                                           | N.A.                                              |                         125    |                            490    |                                    0    |              292    | N.A.                     |
|  874 | TIDIVANAM-NAGARI (NL)                                                                               | RAILWAYS                     | SR                     | 09/2006                         | N.A.                                           | N.A.                                              |                         456    |                           1080    |                                    0    |              136.84 | N.A.                     |
|  875 | TIRUCHIRAPPALI-NAGORE- KARAIKKAL(SR)(GC)                                                            | RAILWAYS                     | SR                     | 09/1995                         | N.A.                                           | N.A.                                              |                         100    |                            980    |                                  576.17 |              880    | N.A.                     |
|  876 | THANJAVUR - PONMALAI DOUBLING (46.96 KM) WITH BYE-PASS LINE BEFORE PONMALAI (1.13 KM)               | RAILWAYS                     | SR                     | 04/2011                         | N.A.                                           | N.A.                                              |                         190.1  |                            190.1  |                                   29.93 |                0    | N.A.                     |
|  877 | ATTIPPATTU-PUTTUR                                                                                   | RAILWAYS                     | SR                     | 04/2008                         | N.A.                                           | N.A.                                              |                         446.87 |                            528    |                                    2.96 |               18.16 | N.A.                     |
|  878 | SRIPERUMBUDUR-GUDUVANCHERY WITH SPUR TO IRUNGATTUKKOTTAI-AVADI- SRIPERUMBUDUR                       | RAILWAYS                     | SR                     | 04/2013                         | N.A.                                           | N.A.                                              |                         839    |                           1500    |                                    0.01 |               78.78 | N.A.                     |
|  879 | CUDDALORE-SALEM VIA VRIDDHACHALAM GC                                                                | RAILWAYS                     | SR                     | 04/1999                         | N.A.                                           | N.A.                                              |                         198.68 |                            556.64 |                                  266.66 |              180.17 | N.A.                     |
|  880 | CHENNAI BEACH-TAMBARAM- CHENGALPATTU SUBURBAN GC                                                    | RAILWAYS                     | SR                     | 04/1998                         | N.A.                                           | N.A.                                              |                         271.24 |                            520    |                                  461.3  |               91.71 | N.A.                     |
|  881 | ERODE-PALANI                                                                                        | RAILWAYS                     | SR                     | 04/2008                         | N.A.                                           | N.A.                                              |                         288.57 |                            603.22 |                                    1.49 |              109.04 | N.A.                     |
|  882 | MADURAI-BODINAYAKKANUR                                                                              | RAILWAYS                     | SR                     | 04/2008                         | N.A.                                           | N.A.                                              |                         164.41 |                            450    |                                   13.54 |              173.71 | N.A.                     |
|  883 | THANJAVUR - PUDUKOTTAI SECTION OF NH-226                                                            | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 11/2014                         | 11/2016                                        | 11/2016                                           |                         563.92 |                            563.92 |                                  118.39 |                0    | 0                        |
|  884 | THIRUMAYAM - MANAMADURAI SECTION                                                                    | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 07/2014                         | 01/2017                                        | 01/2017                                           |                         401.11 |                            401.11 |                                  230.86 |                0    | 0                        |
|  885 | 2 LANING WITH PAVED SHOULDER OF KARAIKUDI - RAMANATHAPURAM SECTION OF NH-210 INCLUDING 500 M ON SH- | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 12/2014                         | 06/2017                                        | 06/2017                                           |                         451.58 |                            451.58 |                                   28    |                0    | 0                        |
|  886 | FOUR LANING OF MADURAI - RAMANATHAPURAM (KM 5. TO KM 81) AND TWO LANING WITH PS KM 81 TO KM 120     | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 05/2015                         | 11/2017                                        | 11/2017                                           |                        1387.11 |                           1387.11 |                                  162.58 |                0    | 0                        |
|  887 | TWO LANING WITH PS OF NAGAPATTINAM - THANJAVUR                                                      | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 06/2015                         | 12/2017                                        | 12/2017                                           |                         563.92 |                            563.92 |                                   11.37 |                0    | 0                        |

198

|   SN | PROJECT                                                                                              | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|------------------------------------------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
|  888 | WALAJAPET POONAMALEE KM 106.8 TO KM 13.8                                                             | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 06/2013                         | 11/2015                                        | 10/2017                                           |                        1287.95 |                           1287.95 |                                  757.57 |                0    | 23                       |
|  889 | SIX LANNING OF HOSUR- KRISHNAGRI NH- 7 KM.33.130 TO KM.93.00                                         | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 06/2011                         | 12/2013                                        | 06/2016                                           |                         535    |                            535    |                                  923.9  |                0    | 30                       |
|  890 | 2-LANING OF KRISHNAGIRI-TINDIVANAM (APPROVED LENHTH 170 KM)                                          | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 04/2012                         | 04/2014                                        | 12/2016                                           |                         624    |                            624    |                                  350.79 |                0    | 32                       |
|  891 | DEVELOPMENT OF ADIQUATE ROAD CONNECTIVITY TO CHENNAI- ENNORE PORT CONNECTIVITY                       | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 06/2011                         | 06/2013                                        | 06/2016                                           |                         600    |                            600    |                                  312.8  |                0    | 36                       |
|  892 | CHENGAPALLI TO COIMBATORE BYPASS KM-102.035-144.740 KM                                               | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 09/2010                         | 03/2013                                        | 06/2016                                           |                         852    |                            852    |                                  889.34 |                0    | 39                       |
|  893 | SIX LANNING OF KRISHNAGIRI- WALAJHAPET SECTION KM.0.00 TO KM.148.3 NH-46                             | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 09/2011                         | 12/2013                                        | 12/2017                                           |                        1250    |                           1250    |                                 1328.76 |                0    | 48                       |
|  894 | 2 LANING OF DINDIGUL - PERIGULAM THENI- KUMILI                                                       | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 09/2011                         | 08/2013                                        | 12/2017                                           |                         485    |                            485    |                                  308.23 |                0    | 52                       |
|  895 | TWO LANING OF TRICHY - KARAIKUDI AND TRYCHI BYPASS                                                   | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 05/2010                         | 05/2013                                        | 12/2017                                           |                         374    |                            374    |                                  237.46 |                0    | 55                       |
|  896 | CHENNAI-TADA(SIX LANE)                                                                               | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 04/2009                         | 10/2011                                        | 06/2016                                           |                         353.37 |                            353.37 |                                  365.08 |                0    | 56                       |
|  897 | CONSTRUCTION OF PAVED SHOULDERS IN KM.81/0 TO 203/0 INCLUDING RECONSTRUCTION AND WIDENING OF CULVERT | ROAD TRANSPOR T AND HIGHWAYS | MORTH                  | 03/2015                         | 08/2015                                        | N.A.                                              |                         258.97 |                            268.92 |                                    0    |                3.84 | N.A.                     |

19

|   SN | PROJECT                                                                                              | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|------------------------------------------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
|  898 | CONSTRUCTION OF PAVED SHOULDERS INCULDING STRENGTHENING OF EXISTING CARRIAGEWAY FROM KM 0-0- 51-0 I- | ROAD TRANSPOR T AND HIGHWAYS | MORTH                  | 11/2015                         | 08/2015                                        | N.A.                                              |                         154.14 |                            154.14 |                                    0    |                0    | N.A.                     |
|  899 | REHABILITATION AND UPGRADATION OF NH 226 E FROM 0-1 - 66-20 TO 2 LANE WITH PAVED SHOULDERS ON EPC MO | ROAD TRANSPOR T AND HIGHWAYS | MORTH                  | 03/2015                         | 07/2015                                        | N.A.                                              |                         157.18 |                            161.7  |                                    0    |                2.88 | N.A.                     |
|  900 | NEW 4 LANE ELEVATED ROAD FROM CHENNAI AIRPORT-MADURAVOYAL NH NO.4                                    | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 09/2010                         | 09/2013                                        | N.A.                                              |                        1655    |                           1655    |                                  641.78 |                0    | N.A.                     |
|  901 | TRICHY - KARUR                                                                                       | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 03/2007                         | 07/2008                                        | N.A.                                              |                         516    |                            516    |                                  761.19 |                0    | N.A.                     |
|  902 | FOUR LANNING OF TAMIL NADU KERALA BORDER TO VILLUKURI FROM KM. 43.00 TO 70.25 OF NH-47 UNDER NHDP-PH | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 02/2016                         | N.A.                                           | N.A.                                              |                         707.82 |                            707.82 |                                    0    |                0    | N.A.                     |
|  903 | FOUR LANNING OF VILLUKURI TO KANYAKUMARI SECTION FROM KM 70.25 TO 96.714 OF NH-47 AND NAGERCOIL TO K | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 02/2016                         | N.A.                                           | N.A.                                              |                         641.17 |                            641.17 |                                    0    |                0    | N.A.                     |
|  904 | CAPITAL DREDGING PHASE-III AT KAMARAJAR PORT LIMITED                                                 | SHIPPING AND PORTS           | KPL                    | 12/2014                         | 04/2017                                        | 04/2017                                           |                         274.85 |                            274.85 |                                  106.95 |                0    | 0                        |
|  905 | CONSTRUCTION OF COAL BERTH-3 AT KAMARAJAR PORT LIMITED                                               | SHIPPING AND PORTS           | KPL                    | 10/2013                         | 06/2017                                        | 06/2017                                           |                         198.94 |                            235.15 |                                  144.74 |               18.2  | 0                        |
|  906 | CONSTRUCTION OF COAL BERTH-4 AT KAMARAJAR PORT LIMITED                                               | SHIPPING AND PORTS           | KPL                    | 02/2015                         | 12/2017                                        | 12/2017                                           |                         244.5  |                            258.33 |                                    9.77 |                5.66 | 0                        |
|  907 | CONSTRUCTION OF RORO CUM GCB-II AT KAMARAJAR PORT LIMITED                                            | SHIPPING AND PORTS           | KPL                    | 09/2015                         | 01/2018                                        | 01/2018                                           |                         210    |                            210    |                                    0    |                0    | 0                        |
|  908 | ENNORE MANALI EXPRESS WAY,F/O SPECIAL PURPOSE VEHICLE (SPV)                                          | SHIPPING AND PORTS           | PORT TRUST             | 10/2002                         | 03/2006                                        | 07/2016                                           |                         150    |                            600    |                                  139.8  |              300    | 124                      |
|  909 | SETHUSAMUDRAM SHIP CHANNEL PROJECT                                                                   | SHIPPING AND PORTS           | PORT TRUST             | 06/2005                         | 10/2008                                        | N.A.                                              |                        2427.4  |                           2427.4  |                                  831.21 |                0    | N.A.                     |

200

| SN   | PROJECT                                                                                               | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|------|-------------------------------------------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
| 910  | STAGE I OF PHASE C/O PERMANENT CAMPUS FOR IIM                                                         | URBAN DEVELOPM ENT           | CPWD                   | 04/2014                         | 09/2016                                        | 01/2017                                           | 332.72                         | 332.72                            | 111.57                                  | 0.00                | 4                        |
| 911  | CHENNAI METRO RAIL LTD (PHASE 1)                                                                      | URBAN DEVELOPM ENT           | CMRL                   | 02/2009                         | 12/2015                                        | 08/2016                                           | 14600.00                       | 14600.00                          | 12669.25                                | 0.00                | 8                        |
| 912  | C/O OF 152 NOS TYPE-II, 304 NOS, TYPE- III, 76 NOS, TYPE-IV QTRS. FOR INCOME TAX DEPARTMENT AT CENTRA | URBAN DEVELOPM ENT           | CPWD                   | 12/2015                         | N.A.                                           | N.A.                                              | 209.00                         | 209.00                            | 0.00                                    | 0.00                | N.A.                     |
|      | TELANGANA                                                                                             | TELANGANA                    | TELANGANA              | TELANGANA                       | TELANGANA                                      | TELANGANA                                         | TELANGANA                      | TELANGANA                         | TELANGANA                               | TELANGANA           | TELANGANA                |
| 913  | KOYAGUDEM OPENCAST PROJECT                                                                            | COAL                         | SCCL                   | 10/2015                         | 03/2018                                        | 03/2018                                           | 426.79                         | 426.79                            | 0.00                                    | 0.00                | 0                        |
| 914  | KAKATIYAKHANI OPENCAST-2 PROJECT                                                                      | COAL                         | SCCL                   | 05/2015                         | 03/2019                                        | 03/2019                                           | 397.09                         | 397.09                            | 0.73                                    | 0.00                | 0                        |
| 915  | KALYANIKHANI 6 INCLINE PROJECT                                                                        | COAL                         | SCCL                   | 12/2015                         | 03/2020                                        | 03/2020                                           | 477.65                         | 477.65                            | 0.00                                    | 0.00                | 0                        |
| 916  | RG OC -III EXTENSION (PHASE -II) PROJECT                                                              | COAL                         | SCCL                   | 06/2012                         | 06/2015                                        | 03/2017                                           | 365.01                         | 365.01                            | 39.49                                   | 0.00                | 21                       |
| 917  | RKP OCP PHASE-I                                                                                       | COAL                         | SCCL                   | 03/2010                         | 03/2015                                        | 03/2017                                           | 209.78                         | 209.78                            | 87.97                                   | 0.00                | 24                       |
| 918  | RFR OF MANUGURU OC PROJECT                                                                            | COAL                         | SCCL                   | 11/2012                         | 03/2016                                        | 03/2018                                           | 430.45                         | 486.27                            | 93.52                                   | 12.97               | 24                       |
| 919  | KALYANIKHANI OPENCAST PROJECT                                                                         | COAL                         | SCCL                   | 07/2012                         | 07/2016                                        | 03/2019                                           | 417.33                         | 417.33                            | 28.27                                   | 0.00                | 32                       |
| 920  | KISTARAM OCP                                                                                          | COAL                         | SCCL                   | 11/2010                         | 03/2015                                        | 03/2018                                           | 242.29                         | 242.29                            | 0.09                                    | 0.00                | 36                       |
| 921  | JALAGAM VENGALA RAO OCP-II                                                                            | COAL                         | SCCL                   | 07/2011                         | 03/2015                                        | 03/2018                                           | 447.06                         | 447.06                            | 85.33                                   | 0.00                | 36                       |
| 922  | RCE OF INDARAM OCP(1.20 MTPA)                                                                         | COAL                         | SCCL                   | 07/2011                         | 03/2015                                        | 03/2018                                           | 162.76                         | 162.76                            | 1.31                                    | 0.00                | 36                       |
| 923  | KAKATIYA LONGWALL                                                                                     | COAL                         | SCCL                   | 12/2008                         | 12/2012                                        | 03/2017                                           | 453.63                         | 453.63                            | 121.58                                  | 0.00                | 51                       |
| 924  | MANUGURU OC-II EXTENSION PHASE-II                                                                     | COAL                         | SCCL                   | 03/2010                         | 03/2012                                        | 03/2017                                           | 181.19                         | 181.19                            | 108.66                                  | 0.00                | 60                       |
| 925  | SHANTIKHANI LONGWALL PROJ-SCCL                                                                        | COAL                         | SCCL                   | 10/2006                         | 03/2012                                        | 03/2018                                           | 249.03                         | 249.03                            | 119.06                                  | 0.00                | 72                       |
| 926  | RAMAGUNDAM OC-II EXTENSION                                                                            | COAL                         | SCCL                   | 12/2009                         | 03/2012                                        | 03/2023                                           | 418.97                         | 489.62                            | 481.32                                  | 16.86               | 132                      |
| 927  | ADRIYALA SHAFT PROJECT                                                                                | COAL                         | SCCL                   | 12/2009                         | 03/2013                                        | 03/2016                                           | 212.34                         | 1228.39                           | 878.08                                  | 478.50              | N.A.                     |
| 928  | JALLARAM SHAFT PROJECT                                                                                | COAL                         | SCCL                   | 09/2007                         | 03/2013                                        | N.A.                                              | 467.78                         | 467.78                            | 2.85                                    | 0.00                | N.A.                     |
| 929  | TELANGANA SUPER THERMAL POWER PROJECT PHASE I                                                         | POWER                        | NTPC                   | 01/2016                         | 07/2020                                        | 07/2020                                           | 10598.98                       | 10598.98                          | 8.00                                    | 0.00                | 0                        |
| 930  | MULTI MODAL TRANSPORT SYSTEM(MMTS) PHASE-II HYDERABAD                                                 | RAILWAYS                     | MRTP                   | 04/2012                         | 03/2016                                        | 12/2017                                           | 632.68                         | 816.55                            | 44.13                                   | 29.06               | 21                       |
| 931  | PEDAPALLI-KARIMNAGAR-NIZAMABAD NL(SCR)                                                                | RAILWAYS                     | SCR                    | 12/1994                         | N.A.                                           | 02/2014                                           | 124.43                         | 925.30                            | 0.00                                    | 643.63              | N.A.                     |
| 932  | MACHERLA-NALGONDA(NL)(SCR)                                                                            | RAILWAYS                     | SCR                    | 07/1998                         | 07/2008                                        | N.A.                                              | 125.00                         | 480.00                            | 0.00                                    | 284.00              | N.A.                     |
| 933  | MANOHARABAD-KOTHPALL NEW LINE(SCR)                                                                    | RAILWAYS                     | SCR                    | 04/2006                         | N.A.                                           | N.A.                                              | 378.56                         | 791.59                            | 0.00                                    | 109.11              | N.A.                     |
| 934  | MANUGURU-RAMAGUNDAM                                                                                   | RAILWAYS                     | SCR                    | 04/2013                         | N.A.                                           | N.A.                                              | 1112.00                        | 1112.00                           | 0.00                                    | 0.00                | N.A.                     |
| 935  | 4 LANNING OF MH-KNT BORDER SANGAREDDY SECTION OF NH-9                                                 | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 04/2014                         | 09/2016                                        | 09/2016                                           | 1266.60                        | 1266.60                           | 901.00                                  | 0.00                | 0                        |

201

|   SN | PROJECT                                                                                              | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|------------------------------------------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
|  936 | REHABILITATION AND UPGRADATION OF NH-221 FROM KM 71/2 TO 121/0 (OF VIJAYAWADA-JAGDALPUR AP BORDER TO | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 10/2014                         | 12/2016                                        | 12/2016                                           |                         244.3  |                            156.09 |                                    0    |              -36.11 | 0                        |
|  937 | EPC- CORRIDOR APPROACH WORKS - NH (O): WIDENING EXISTING 2 LANE TO 2 LANE WITH PAVED SHOULDERS IN KM | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 03/2015                         | 01/2017                                        | 01/2017                                           |                         153.21 |                            153.21 |                                    0    |                0    | 0                        |
|  938 | REHABILITATION AND UPGRADATION OF NH-221 FROM KM 121/0 TO 165/00 (OF VIJAYAWADA-JAGDALPUR RUDRAMPUR  | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 10/2014                         | 02/2017                                        | 02/2017                                           |                         295.47 |                            313.27 |                                    0    |                6.02 | 0                        |
|  939 | REHABILITATION AND UPGRADATION OF NH -365 FROM KM 72.600 TO 121.00 (THANAMCHERLA TO JAMANDLAPALLY S  | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 12/2013                         | 03/2016                                        | N.A.                                              |                         177.18 |                            177.18 |                                    0    |                0    | N.A.                     |
|  940 | REHABILITATION AND UPGRADATION OF NH -365 FROM KM 154.00 TO 187.00 (MANGALWARPET TO MALLAPLLY SECTIO | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 12/2013                         | 03/2016                                        | N.A.                                              |                         158.65 |                            158.65 |                                    0    |                0    | N.A.                     |
|  941 | YAN TO NIRMAL SEREHABILITATION AND UPGRADATION OF NH -222 FROM KM 615.00 TO 668.60 (KALCTION) TO TW  | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 12/2013                         | 03/2016                                        | N.A.                                              |                         244.08 |                            244.08 |                                    0    |                0    | N.A.                     |
|  942 | REHABILITATION AND UPGRADATION OF NH -765 FROM KM 23.00 TO 108.00 (HYDERABAD TO DINDI SECTION) TO T  | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 01/2014                         | 03/2016                                        | N.A.                                              |                         340    |                            340    |                                    0    |                0    | N.A.                     |
|  943 | REHABILITATION AND UPGRADATION OF NH -565 FROM KM 1.00 TO 86.057 (NAKREKAL TO NAGARJUNSAGAR DAM SECT | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 01/2014                         | 03/2016                                        | N.A.                                              |                         270    |                            270    |                                    0    |                0    | N.A.                     |
|  944 | CONSTRUCTION OF GODAVARI RIVER BRIDGE NEAR VENKATPURAM INCLUDING APPROACH ROAD ON NH-202 UNDER LWE S | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 03/2011                         | 12/2015                                        | N.A.                                              |                         218.31 |                            339.82 |                                  208.28 |               55.66 | N.A.                     |
|  945 | FOUR LANING OF YADGIRI - WARANGAL                                                                    | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 12/2015                         | N.A.                                           | N.A.                                              |                        1423.96 |                           1423.96 |                                    0    |                0    | N.A.                     |

202

| SN            | PROJECT                                                                                              | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|---------------|------------------------------------------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
| TRIPURA       | TRIPURA                                                                                              | TRIPURA                      | TRIPURA                | TRIPURA                         | TRIPURA                                        | TRIPURA                                           | TRIPURA                        | TRIPURA                           | TRIPURA                                 | TRIPURA             | TRIPURA                  |
| 946           | TRIPURA GAS BASED POWER PROJECT                                                                      | POWER                        | NEEPCO                 | 07/2009                         | 07/2013                                        | N.A.                                              | 421.01                         | 1007.57                           | 988.44                                  | 139.32              | N.A.                     |
| 947           | AGARTALA SABROOM, NL, NEFR                                                                           | RAILWAYS                     | NFR                    | 04/2008                         | 03/2014                                        | 03/2018                                           | 813.34                         | 2876.00                           | 546.61                                  | 253.60              | 48                       |
| 948 #         | CONSTRUCTION OF NL FROM KUMARGHAT-AGARTALA                                                           | RAILWAYS                     | NFR                    | 04/1999                         | 03/2007                                        | 03/2016                                           | 895.00                         | 1242.25                           | 955.94                                  | 38.80               | N.A.                     |
| 949           | AGARTALA-AKHAURA NL                                                                                  | RAILWAYS                     | NFR                    | 04/2012                         | N.A.                                           | 03/2018                                           | 252.00                         | 886.65                            | 0.00                                    | 251.85              | N.A.                     |
| 950           | IMPROVEMENT/ WIDENING TO TWO LANING WITH PAVED SHOULDER OF UDAIPUR-SABROOM SECTION FROM KM 55.00 TO  | ROAD TRANSPOR T AND HIGHWAYS | NHIDCL                 | 05/2014                         | 04/2017                                        | 04/2017                                           | 497.89                         | 497.89                            | 0.00                                    | 0.00                | 0                        |
| 951           | 2 LANING WITH PAVED SHOULDER OF AGARTALA-UDAIPUR SECTION OF NH-44 FROM KM 6.800 TO KM 55.00 IN THE S | ROAD TRANSPOR T AND HIGHWAYS | NHIDCL                 | 10/2014                         | 03/2018                                        | 03/2018                                           | 369.00                         | 369.00                            | 0.00                                    | 0.00                | 0                        |
| 952           | CONSTRUCTION AND MAINTEINANCE OF RURAL ROAD UNDER PMGSY PHASE VI                                     | STEEL                        | HSCL                   | 12/2007                         | 12/2016                                        | 12/2016                                           | 202.61                         | 227.00                            | 200.17                                  | 12.04               | 0                        |
| 953           | CONSTRUCTION AND MAINTEINANCE OF RURAL ROAD UNDER PMGSY PHASE VIII                                   | STEEL                        | HSCL                   | 10/2011                         | 12/2016                                        | 07/2017                                           | 175.49                         | 206.71                            | 141.17                                  | 17.79               | 7                        |
| 954           | CONSTRUCTION AND MAINTEINANCE OF RURAL ROAD UNDER PMGSY PHASE V                                      | STEEL                        | HSCL                   | 03/2007                         | 12/2015                                        | 03/2017                                           | 149.73                         | 175.94                            | 178.61                                  | 17.50               | 15                       |
| UTTAR PRADESH | UTTAR PRADESH                                                                                        | UTTAR PRADESH                | UTTAR PRADESH          | UTTAR PRADESH                   | UTTAR PRADESH                                  | UTTAR PRADESH                                     | UTTAR PRADESH                  | UTTAR PRADESH                     | UTTAR PRADESH                           | UTTAR PRADESH       | UTTAR PRADESH            |
| 955           | KHADIA EXPANSION OPENCAST PROJECT(4 TO 10 MTPA,6MTPA INCREMENTAL)                                    | COAL                         | NCL                    | 06/2011                         | 03/2018                                        | 03/2018                                           | 1131.28                        | 1131.28                           | 292.86                                  | 0.00                | 0                        |
| 956           | AIIMS-RAEBARELI-HOUSING                                                                              | HEALTH AND FAMILY WELFARE    | HSCC                   | 10/2013                         | 11/2013                                        | 06/2016                                           | 159.50                         | 159.50                            | 124.00                                  | 0.00                | 31                       |
| 957           | FGUTPP, UNCHAHAR STAGE-IV (1X500 MW)                                                                 | POWER                        | NTPC                   | 07/2013                         | 12/2016                                        | 12/2016                                           | 3363.12                        | 3363.12                           | 1396.00                                 | 0.00                | 0                        |
| 958           | TANDA TPP STAGE-II (2X660 MW)                                                                        | POWER                        | NTPC                   | 09/2014                         | 03/2019                                        | 03/2019                                           | 9188.98                        | 9188.98                           | 1473.00                                 | 0.00                | 0                        |
| 959           | MUNPL-MEJA TPP - JV (2X660 MW)                                                                       | POWER                        | NTPC                   | 04/2012                         | 12/2016                                        | 09/2017                                           | 9750.89                        | 9750.89                           | 5228.66                                 | 0.00                | 9                        |
| 960           | DHUKWAN SMALL HYDRO PROJECT                                                                          | POWER                        | THDCIL                 | 05/2011                         | 02/2014                                        | 02/2018                                           | 195.42                         | 195.42                            | 68.91                                   | 0.00                | 48                       |
| 961 #         | UTRATIA-ZAFRABAD, NR (LINE DOUBLING)                                                                 | RAILWAYS                     | NR                     | 04/2006                         | 03/2010                                        | 03/2017                                           | 325.00                         | 2434.00                           | 274.91                                  | 648.92              | 84                       |
| 962           | ETAWAH-MAINPURI (NL),NCR                                                                             | RAILWAYS                     | NCR                    | 04/1997                         | 12/2008                                        | 10/2015                                           | 120.00                         | 245.39                            | 210.67                                  | 104.49              | N.A.                     |
| 963           | ELECTRIFICATION OF KHURJA-MEERUT- SAHARANPUR AND G'BAD-MEERUT                                        | RAILWAYS                     | RE                     | 02/2008                         | 03/2012                                        | 03/2016                                           | 171.10                         | 275.08                            | 141.55                                  | 60.77               | N.A.                     |
| 964           | # KANPUR KASGANJ MATHURA(GC) NER                                                                     | RAILWAYS                     | NER                    | 03/1997                         | N.A.                                           | 03/2018                                           | 677.97                         | 1651.54                           | 0.00                                    | 143.60              | N.A.                     |

203

| SN   | PROJECT                                                                                              | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|------------------------------------------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
| 965  | AGRA-ETAWAH VIA FATEHABAD AND BAH (NL) NCR                                                           | RAILWAYS                     | NCR                    | 04/1999                         | 12/2009                                        | N.A.                                              |                         108    |                            432.72 |                                    0    |              300.67 | N.A.                     |
| 966  | MEERUT-MUZAFARNAGAR PATCH DL                                                                         | RAILWAYS                     | NR                     | 04/2012                         | N.A.                                           | N.A.                                              |                         377.44 |                            377.44 |                                    0.36 |                0    | N.A.                     |
| 967  | FAIZABAD-LALGANJ VIA AKBARGANJ, MAHARAJGANJ AND RAEBARELI                                            | RAILWAYS                     | NR                     | 04/2013                         | N.A.                                           | N.A.                                              |                         654    |                            654    |                                    0    |                0    | N.A.                     |
| 968  | UNCHAHAR-AMETHI                                                                                      | RAILWAYS                     | NR                     | 04/2012                         | N.A.                                           | N.A.                                              |                         380    |                            380    |                                    1.02 |                0    | N.A.                     |
| 969# | GONDA GORAKHPUR LOOP WITH ANAND NAGAR NAUTANWA GC (260 KM)                                           | RAILWAYS                     | WCR                    | 04/1997                         | N.A.                                           | N.A.                                              |                         836.26 |                           1072.51 |                                    0    |               28.25 | N.A.                     |
| 970  | GHAZIPUR - AUNRIHAR (40 KM)                                                                          | RAILWAYS                     | NER                    | 04/2014                         | N.A.                                           | N.A.                                              |                         182.92 |                            197.73 |                                    0    |                8.1  | N.A.                     |
| 971  | ANANDNAGAR GHUGHALI VIA MAHRAJGANJ UP                                                                | RAILWAYS                     | NER                    | 03/2013                         | N.A.                                           | N.A.                                              |                         307    |                            307    |                                    0    |                0    | N.A.                     |
| 972  | BHOJIPUR TANAKPUR VIA PILIBHIT                                                                       | RAILWAYS                     | NER                    | 03/2008                         | N.A.                                           | N.A.                                              |                         195.64 |                            195.64 |                                   79.93 |                0    | N.A.                     |
| 973  | AUNRIHAR MANDUADIH GAZIPUR VARANASI UP                                                               | RAILWAYS                     | NER                    | 03/2012                         | N.A.                                           | N.A.                                              |                         199.75 |                            199.75 |                                   45.47 |                0    | N.A.                     |
| 974  | KAPILVASTU-BASTI VIA BANSI SIDHARTHNAGAR BASTI NAUGARH UP                                            | RAILWAYS                     | NER                    | 03/2013                         | N.A.                                           | N.A.                                              |                         643    |                            643    |                                    0    |                0    | N.A.                     |
| 975  | STRENGTHENING WITH PROVISION OF PAVED SHOULDER IN KM. 0.00 TO 46.470 OF NH-96(330) EPC MODE          | ROAD TRANSPOR T AND HIGHWAYS | MORTH                  | 10/2014                         | 10/2016                                        | 10/2016                                           |                         227.74 |                            227.74 |                                    0    |                0    | 0                        |
| 976  | BAHRAICH BYPASS TO RUPAIDHA SECTION NH-28C IN UTTAR PRADESH KM 99 TO150                              | ROAD TRANSPOR T AND HIGHWAYS | NHDP                   | 01/2014                         | 10/2016                                        | 10/2016                                           |                         397.04 |                            397.04 |                                   17.71 |                0    | 0                        |
| 977  | JUNCTION WITH MDR-13 NEAR JARWAL TO BAHRAICH SECTION OF NH-28C IN UTTAR PRADESH KM 43 TO 93          | ROAD TRANSPOR T AND HIGHWAYS | NHDP                   | 10/2013                         | 10/2016                                        | 10/2016                                           |                         283.45 |                            283.45 |                                   21.03 |                0    | 0                        |
| 978  | RUDHAULI TO GHAGRA BRIDGE SECTION OF NH-233 IN UTTAR PRADESH KM 65/870 TO 122/270                    | ROAD TRANSPOR T AND HIGHWAYS | NHDP                   | 10/2013                         | 03/2017                                        | 03/2017                                           |                         445.89 |                            445.89 |                                   20.11 |                0    | 0                        |
| 979  | 2-LANING OF LALPUL-MANMAO- CHANGLANG ROAD(NH-52B) (NEW NH NO.215)FROM KM 0.00 TO KM 68.30INTHE STATE | ROAD TRANSPOR T AND HIGHWAYS | PWD                    | 11/2010                         | 03/2017                                        | 03/2017                                           |                         305.49 |                            305.49 |                                    0    |                0    | 0                        |
| 980  | BARABANKI TO JUNCTION WITH MDR 13 NEAR JARWAL SECTION OF NH-28C IN UTTAR PRADESH KM 0 TO 43          | ROAD TRANSPOR T AND HIGHWAYS | NHDP                   | 10/2013                         | 03/2017                                        | 03/2017                                           |                         317.76 |                            317.76 |                                   15.7  |                0    | 0                        |

204

|   SN | PROJECT                                                                | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) |   TIME OVERRUN$ (MONTHS) |
|------|------------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
|  981 | SONOULI TO GORAKHPUR SECTION OF NH-29E IN UTTAR PRADESH KM 0/0 TO 80/0 | ROAD TRANSPOR T AND HIGHWAYS | NHDP                   | 10/2013                         | 03/2017                                        | 03/2017                                           |                         493.94 |                            493.94 |                                   20.76 |                   0 |                        0 |
|  982 | FOUR LANING OF VARANASI BYPASS                                         | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 05/2015                         | 05/2017                                        | 05/2017                                           |                         261.09 |                            261.09 |                                   34.1  |                   0 |                        0 |
|  983 | ALLAHABAD TO UP/MP BORDER SECTION OF NH-27 IN UTTAR PRADESH            | ROAD TRANSPOR T AND HIGHWAYS | NHDP                   | 06/2015                         | 03/2018                                        | 03/2018                                           |                         774.57 |                            774.57 |                                    6.33 |                   0 |                        0 |
|  984 | DEVELOPMENT OF SIX LANE EASTERN PERIPHERAL EXPRESSWAY ( PKG-VI)        | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 09/2015                         | 03/2018                                        | 03/2018                                           |                         768.56 |                            768.56 |                                    0    |                   0 |                        0 |
|  985 | DEVELOPMENT OF SIX LANE EASTERN PERIPHERAL EXPRESSWAY ( PKG-V)         | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 09/2015                         | 03/2018                                        | 03/2018                                           |                         664.53 |                            664.53 |                                    0    |                   0 |                        0 |
|  986 | DEVELOPMENT OF SIX LANE EASTERN PERIPHERAL EXPRESSWAY ( PKG-IV)        | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 09/2015                         | 03/2018                                        | 03/2018                                           |                         789.31 |                            789.31 |                                    0    |                   0 |                        0 |
|  987 | DEVELOPMENT OF SIX LANE EASTERN PERIPHERAL EXPRESSWAY ( PKG-II)        | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 09/2015                         | 03/2018                                        | 03/2018                                           |                         785.78 |                            785.78 |                                    0    |                   0 |                        0 |
|  988 | FOUR LANING OF SULTANPUR TO VARANASI (PKG-II)                          | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 01/2016                         | 06/2018                                        | 06/2018                                           |                         815.28 |                            815.28 |                                    0    |                   0 |                        0 |
|  989 | FOUR LANING OF SULTANPUR TO VARANASI (PKG-I)                           | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 01/2016                         | 06/2018                                        | 06/2018                                           |                        1027.53 |                           1027.53 |                                    0    |                   0 |                        0 |
|  990 | FOUR LANING OF GHAGHRA BRIDGE TO VARANASI (PKG-II)                     | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 12/2015                         | 06/2018                                        | 06/2018                                           |                         667    |                            667    |                                    0    |                   0 |                        0 |

205

|   SN | PROJECT                                                                | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) |   TIME OVERRUN$ (MONTHS) |
|------|------------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
|  991 | FOUR LANING OF GHAGHRA BRIDGE TO VARANASI (PKG-III)                    | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 06/2016                         | 07/2018                                        | 07/2018                                           |                         667    |                            667    |                                    0    |                   0 |                        0 |
|  992 | ETAWAH CHAKERI                                                         | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 03/2013                         | 09/2015                                        | 06/2016                                           |                        1573    |                           1573    |                                 1873.8  |                   0 |                        9 |
|  993 | 2-LANING WITH PAVED SHOULDERS OF RAEBARELI - BANDA SECTION OF NH-232   | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 04/2014                         | 01/2016                                        | 10/2016                                           |                         351.34 |                            351.34 |                                  183.87 |                   0 |                        9 |
|  994 | 2-LANING WITH PAVED SHOULDERS OF TANDA -RAEBARELI                      | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 04/2014                         | 01/2016                                        | 10/2016                                           |                         495.78 |                            495.78 |                                  301.7  |                   0 |                        9 |
|  995 | 2-LANING WITH PS SITARGANJ BAREILY SECTION                             | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 06/2014                         | 01/2016                                        | 12/2016                                           |                         301.04 |                            301.04 |                                   45.61 |                   0 |                       11 |
|  996 | 2 LANING WITH PAVED SHOULDER OF SITARGANJ - TANAKUR SECTION OF NH- 125 | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 09/2015                         | 09/2016                                        | 09/2017                                           |                         368.73 |                            368.73 |                                   99.84 |                   0 |                       12 |
|  997 | 4-LANING OF GHAGHRA BRIDGE TO VARANSI ( PACKAGE -I)                    | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 12/2015                         | 06/2016                                        | 06/2018                                           |                         611.65 |                            611.65 |                                    0    |                   0 |                       24 |
|  998 | 2-LANING WITH PS RAIBAREILI TO ALLAHABAD                               | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 07/2012                         | 01/2014                                        | 09/2016                                           |                         291.36 |                            291.36 |                                  352.08 |                   0 |                       32 |
|  999 | GHAZIABAD-ALIGARH NH-91                                                | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 02/2011                         | 08/2013                                        | 07/2016                                           |                        1141    |                           1141    |                                 1948.72 |                   0 |                       35 |
| 1000 | MURADABAD-BAREILY                                                      | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 04/2010                         | 06/2013                                        | 06/2016                                           |                        1267    |                           1267    |                                 2666.14 |                   0 |                       36 |

206

|   SN | PROJECT                                                                                           | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|---------------------------------------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
| 1001 | BAREILY-SITAPUR (NH-24)                                                                           | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 03/2011                         | 09/2013                                        | 12/2016                                           |                        1046    |                           1046    |                                  593.99 |                 0   | 39                       |
| 1002 | GANGA BRIDGE TO RAMDEVI CROSSING PH.II NH-25, KM.75-80.06                                         | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 12/2003                         | 09/2008                                        | 06/2016                                           |                         155    |                            201.66 |                                  247.51 |                30.1 | 93                       |
| 1003 | AGRA-BYPASS(NS-1/UP-1), NH-2,3                                                                    | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 12/2003                         | 09/2007                                        | 06/2016                                           |                         348.16 |                            348.16 |                                  380.3  |                 0   | 105                      |
| 1004 | CONSTRUCTION OF RING ROAD FOR RAEBARELI CITY (PHASE -I) ON EASTERN SIDE OF NH 24B                 | ROAD TRANSPOR T AND HIGHWAYS | MORTH                  | 01/2014                         | 03/2016                                        | N.A.                                              |                         282.41 |                            282.41 |                                    0    |                 0   | N.A.                     |
| 1005 | WIDNG WITH PS AND STRNG FROM KM.0.00 TO 50.675 OF NH-730A EPC MODE                                | ROAD TRANSPOR T AND HIGHWAYS | MORTH                  | 05/2013                         | 08/2015                                        | N.A.                                              |                         164.54 |                            164.54 |                                    0    |                 0   | N.A.                     |
| 1006 | CONSTN FOR FOUR LANING OF BABATPUR-VARANASI SECTION OF NH-56 (231) KM 263.00 TO 280.25 (EPC MODE) | ROAD TRANSPOR T AND HIGHWAYS | MORTH                  | 03/2015                         | N.A.                                           | N.A.                                              |                         629.74 |                            629.74 |                                    0    |                 0   | N.A.                     |
| 1007 | 6 LANING OF AGRA - ETAWAH BYPASS                                                                  | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 07/2015                         | N.A.                                           | N.A.                                              |                        1657.2  |                           1657.2  |                                    0    |                 0   | N.A.                     |
| 1008 | WIDENING ANDSTRENGTHENING FROM KM.505.00 TO 538.00 OF NH-730 (EPC MODE)                           | ROAD TRANSPOR T AND HIGHWAYS | MORTH                  | 12/2014                         | N.A.                                           | N.A.                                              |                         207.88 |                            207.88 |                                    0    |                 0   | N.A.                     |
| 1009 | WIDENING AND STRENGTHENING FROM KM.505.00 TO 538.00 OF NH-730 (EPC MODE)                          | ROAD TRANSPOR T AND HIGHWAYS | MORTH                  | 12/2014                         | N.A.                                           | N.A.                                              |                         207.88 |                            207.88 |                                    0    |                 0   | N.A.                     |
| 1010 | MEERUT-BULANDSHAHAR                                                                               | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 01/2016                         | N.A.                                           | N.A.                                              |                         683.24 |                            683.24 |                                    0.45 |                 0   | N.A.                     |

207

|   SN | PROJECT                                                                                              | SECTOR                         | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|------------------------------------------------------------------------------------------------------|--------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
| 1011 | DELHI-MEERUT EXPRESSWAY PKG-I KM TO 8.360 KM                                                         | 0 ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 01/2016                         | N.A.                                           | N.A.                                              |                         701.12 |                            701.12 |                                       0 |                   0 | N.A.                     |
| 1012 | DELHI-MEERUT EXPRESSWAY PKG-III 6 LANNING FROM KM 27.740 TO 49.346 KM                                | ROAD TRANSPOR T AND HIGHWAYS   | NHAI                   | 01/2016                         | N.A.                                           | N.A.                                              |                        1081.57 |                           1081.57 |                                       0 |                   0 | N.A.                     |
| 1013 | ALIGARH MORADABAD SECTION OF NH- 93 FROM KM 85.650 TO KM 232.020                                     | ROAD TRANSPOR T AND HIGHWAYS   | NHAI                   | 03/2016                         | N.A.                                           | N.A.                                              |                         676.73 |                            676.73 |                                       0 |                   0 | N.A.                     |
| 1014 | 4-LANNING OF VARANASI GORAKHPUR SECTION OF NH-29 FROM 12.00 TO 88.00 KM [PACKAGE-II] (GORAKPUR)      | ROAD TRANSPOR T AND HIGHWAYS   | NHAI                   | 03/2016                         | N.A.                                           | N.A.                                              |                        1404.5  |                           1404.5  |                                       0 |                   0 | N.A.                     |
| 1015 | 4-LANNING OF VARANASI GORAKHPUR SECTION OF NH-29 FROM 88.00 148.00 KM 4-LANNING OF VARANASI GORAKHPU | ROAD TRANSPOR T AND HIGHWAYS   | NHAI                   | 03/2016                         | N.A.                                           | N.A.                                              |                        1396.74 |                           1396.74 |                                       0 |                   0 | N.A.                     |
| 1016 | 4-LANNING OF VARANASI GORAKHPUR SECTION OF NH-29 FROM 148.00 208.300 KM [PACKAGE-IV]                 | ROAD TRANSPOR T AND HIGHWAYS   | NHAI                   | 03/2016                         | N.A.                                           | N.A.                                              |                        1587.49 |                           1587.49 |                                       0 |                   0 | N.A.                     |
| 1017 | FOUR LANNING OF RAMPUR- KATHGODAM SECTION OF NH-87 FROM KM 0.000 (KM. 190.000 OF NH-24) TO KM 42.791 | ROAD TRANSPOR T AND HIGHWAYS   | NHAI                   | 03/2016                         | N.A.                                           | N.A.                                              |                         899    |                            899    |                                       0 |                   0 | N.A.                     |
| 1018 | 4-LANING OF GAGALHERI- SAHARANPUR- YAMUNANAGAR (UP/HARYANA BORDER) SECTION OF NH-73 FROM KM 33.000 ( | ROAD TRANSPOR T AND HIGHWAYS   | NHAI                   | 03/2016                         | N.A.                                           | N.A.                                              |                        1668    |                           1668    |                                       0 |                   0 | N.A.                     |
| 1019 | 4-LANNING OF HARIDWAR-NAGINA SECTION OF NH-74 FROM KM 0.000 (KM 204.300 OF NH-58) TO KM 73.00        | ROAD TRANSPOR T AND HIGHWAYS   | NHAI                   | 03/2016                         | N.A.                                           | N.A.                                              |                        1408    |                           1408    |                                       0 |                   0 | N.A.                     |
| 1020 | 4-LANNING OF NAGINA-KASHIPUR SECTION OF NH-74 FROM KM 73.00 TO KM 175.00                             | ROAD TRANSPOR T AND HIGHWAYS   | NHAI                   | 03/2016                         | N.A.                                           | N.A.                                              |                        1737    |                           1737    |                                       0 |                   0 | N.A.                     |

208

| SN   | PROJECT                                                                                              | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATED (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|------|------------------------------------------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
|      | UTTARAKHAND                                                                                          |                              |                        |                                 |                                                |                                                   |                                |                                   |                                         |                     |                          |
| 1021 | LATA-TAPOVAN HYDRO ELECTRIC POWER PROJECT 3X57MW                                                     | POWER                        | NTPC                   | 07/2012                         | 08/2017                                        | 08/2017                                           | 1527.00                        | 1527.00                           | 144.00                                  | 0.00                | 0                        |
| 1022 | TEHRI PUMPED STORAGE PLANT(1000MW)                                                                   | POWER                        | THDCIL                 | 07/2006                         | 02/2016                                        | 09/2019                                           | 1657.00                        | 2978.86                           | 1752.36                                 | 79.77               | 43                       |
| 1023 | TAPOVAN-VISHNUGAD HEP (4X130MW)                                                                      | POWER                        | NTPC                   | 11/2006                         | 03/2013                                        | 06/2019                                           | 2978.48                        | 3846.30                           | 2843.00                                 | 29.14               | 75                       |
| 1024 | VISHNUGAD PIPALKOTI HYDRO ELECTRIC PROJECT                                                           | POWER                        | THDCIL                 | 08/2008                         | 06/2013                                        | 12/2019                                           | 2491.58                        | 2491.58                           | 835.82                                  | 0.00                | 78                       |
| 1025 | HARIDWAR-LAKSAR                                                                                      | RAILWAYS                     | NR                     | 04/2012                         | N.A.                                           | N.A.                                              | 219.83                         | 329.97                            | 0.34                                    | 50.10               | N.A.                     |
| 1026 | HARIDWAR DEHRADUN APPROVED LENGTH 69                                                                 | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 11/2011                         | 10/2013                                        | 09/2016                                           | 478.51                         | 478.00                            | 277.41                                  | -0.11               | 35                       |
| 1027 | FOUR LANNING OF RAMPUR- KATHGODAM SECTION OF NH-87 FROM KM 42.791 (DESIGN CHAINAGE 43.446) TO KM 88  | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 03/2016                         | N.A.                                           | N.A.                                              | 720.00                         | 720.00                            | 0.00                                    | 0.00                | N.A.                     |
| 1028 | 4-LANNING OF CHUTMALPUR- GANESHPUR SECTION OF NH-72A FROM KM 0.000 (KM 22.825 OF MH-73) TO KM 17.900 | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 03/2016                         | N.A.                                           | N.A.                                              | 1443.00                        | 1443.00                           | 0.00                                    | 0.00                | N.A.                     |
| WEST | BENGAL                                                                                               |                              |                        |                                 |                                                |                                                   |                                |                                   |                                         |                     |                          |
| 1029 | JHANJRA COMBINED PR(3.50 MTY)                                                                        | COAL                         | ECL                    | 11/2015                         | 03/2022                                        | 03/2022                                           | 602.86                         | 602.86                            | 189.80                                  | 0.00                | 0                        |
| 1030 | SONEPUR BAZARI (COMB) OCP (8.0 MTY)                                                                  | COAL                         | ECL                    | 08/2012                         | 03/2018                                        | 09/2018                                           | 1055.05                        | 1055.05                           | 226.29                                  | 0.00                | 6                        |
| 1031 | CONSTRUCTION OF HOSPITAL BLOCK, IIT, KHARAGPUR                                                       | HEALTH AND FAMILY WELFARE    | HSCC                   | 12/2014                         | 05/2017                                        | 05/2017                                           | 168.90                         | 168.90                            | 12.50                                   | 0.00                | 0                        |
| 1032 | NEW 250 TMTPA LPG PLANT AT PANAGARH                                                                  | PETROLEU M                   | HPCL                   | 08/2014                         | 09/2017                                        | 09/2017                                           | 190.45                         | 190.45                            | 53.48                                   | 0.00                | 0                        |
| 1033 | HALDIA LPG IMPORT FACILITY                                                                           | PETROLEU M                   | BPCL                   | 03/2015                         | 10/2018                                        | 10/2018                                           | 694.00                         | 694.00                            | 0.00                                    | 0.00                | 0                        |
| 1034 | DISTILLATE YIELD IMPROVEMENT PROJECT (COKER) AT HALDIA REFINERY                                      | PETROLEU M                   | IOCL                   | 03/2014                         | 09/2017                                        | 03/2018                                           | 3076.00                        | 3076.00                           | 301.36                                  | 0.00                | 6                        |
| 1035 | RAMMAM-III HEPP (3X40 MW)                                                                            | POWER                        | NTPC                   | 09/2014                         | 09/2019                                        | 09/2019                                           | 1381.84                        | 1381.84                           | 193.00                                  | 0.00                | 0                        |
| 1036 | TRANSMISSION SYSTEM FOR DEVELOPMENT OF POOLING STN. IN NR PART OF WEST BENGAL AND TRANSFER OF POWER  | POWER                        | PGCIL                  | 04/2010                         | 01/2015                                        | 03/2017                                           | 4404.57                        | 4404.57                           | 2705.35                                 | 0.00                | 26                       |
| 1037 | TEESTA LOW DAM HEP, STAGE-IV (4X40 MW) (NHPC)                                                        | POWER                        | NHPC                   | 09/2005                         | 09/2009                                        | 09/2016                                           | 1061.38                        | 2336.74                           | 2020.05                                 | 120.16              | 84                       |
| 1038 | RAGHUNATHPUR THERMAL POWER STATION PHASE-I                                                           | POWER                        | DVC                    | 04/2007                         | 02/2011                                        | 03/2016                                           | 4122.00                        | 9606.82                           | 8445.21                                 | 133.06              | N.A.                     |

209

|   SN | PROJECT                                                                                          | SECTOR   | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|--------------------------------------------------------------------------------------------------|----------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
| 1039 | NEW WORK FOR CONSTRUCTION OF METRO RAILWAY FROM NOAPARA- BARASAI VIA BIMANBANDER (MTP)           | RAILWAYS | RVNL                   | 04/2010                         | 03/2016                                        | 06/2016                                           |                        2397.72 |                           2397.72 |                                  197.2  |                0    | 3                        |
| 1040 | EAST WEST METRO CORRIDOR FROM HOWRAH MAIDAN TO SALT LAKE                                         | RAILWAYS | MRTP                   | 03/2013                         | 03/2016                                        | 06/2018                                           |                        4874.58 |                           4874.58 |                                 1881.65 |                0    | 27                       |
| 1041 | NEW WORK FOR CONSTRUCTION OF METRO RAILWAY FROM JOKA TO BINOY BADAL DINESH BAGH.                 | RAILWAYS | RVNL                   | 04/2010                         | 03/2016                                        | 12/2018                                           |                        2913.51 |                           2095.2  |                                  536.64 |              -28.09 | 33                       |
| 1042 | NEW WORK FOR CONSTRUCTION OF METRO RAILWAY FROM NSCB AIRPORT TO NEW GARIA VIA RAJARHAT (MTP)     | RAILWAYS | RVNL                   | 04/2010                         | 03/2016                                        | 12/2020                                           |                        3951.98 |                           3161.58 |                                    0    |              -20    | 57                       |
| 1043 | TAMLUK DIGHA,LINE DOUBLING (SER)                                                                 | RAILWAYS | SER                    | 03/1984                         | 06/2005                                        | 12/2019                                           |                         293.97 |                           1428    |                                    0    |              385.76 | 174                      |
| 1044 | BANKURA - DAMODAR (GC) (SER)                                                                     | RAILWAYS | SER                    | 03/1998                         | 03/2005                                        | 12/2019                                           |                         111.9  |                           2371.85 |                                  479.9  |             2019.62 | 177                      |
| 1045 | GHUTIASHARIF-CANNING (ER)                                                                        | RAILWAYS | ER                     | 04/2009                         | 12/2011                                        | 11/2013                                           |                         611.03 |                            611.03 |                                  135.48 |                0    | N.A.                     |
| 1046 | TAMLUK-BASULYA-SUTAHATA DOUBLING                                                                 | RAILWAYS | SER                    | 04/2010                         | 06/2013                                        | 01/2015                                           |                         171.02 |                            171    |                                  139.69 |               -0.01 | N.A.                     |
| 1047 | BANDEL-NAIHATI NEW RAIL BRIDGE IN REPLACEMENT OF JUBILEE BRIDGE NO.8 (ER)                        | RAILWAYS | ER                     | 04/1999                         | 12/2012                                        | 09/2015                                           |                         207.52 |                            207.52 |                                  191.41 |                0    | N.A.                     |
| 1048 | NEW COOCHBEHAR TO SAMUKTALA                                                                      | RAILWAYS | NFR                    | 04/2011                         | N.A.                                           | 03/2018                                           |                         209.77 |                            441.45 |                                   34.34 |              110.44 | N.A.                     |
| 1049 | NEW COOCHBEHAR-GUMANIHAT PATCH DOUBLING PROJECT                                                  | RAILWAYS | NFR                    | 04/2012                         | N.A.                                           | 03/2018                                           |                         283.55 |                            288.81 |                                    1.1  |                1.86 | N.A.                     |
| 1050 | NEW BG RLY LINE FROM EKLAKHI- BALURGHAT INCLUDING GAZOLE- ITAHAR(NL),NEFR                        | RAILWAYS | NFR                    | 04/1983                         | N.A.                                           | 03/2019                                           |                          36.8  |                           1336.57 |                                    0    |             3531.98 | N.A.                     |
| 1051 | NEW BG LINE FROM KALIYAGANJ TO BUNIADPUR                                                         | RAILWAYS | NFR                    | 04/2010                         | N.A.                                           | 03/2019                                           |                         221.42 |                            563.13 |                                   21.43 |              154.33 | N.A.                     |
| 1052 | NEW WORK FOR CONSTRUCTION OF METRO RAILWAY FROM BARANAGAR TO BARRACKPORE AND DAKSHINESHWAR (MTP) | RAILWAYS | RVNL                   | 04/2010                         | 03/2014                                        | N.A.                                              |                        2298.42 |                           1655.68 |                                   35.44 |              -27.96 | N.A.                     |
| 1053 | DAKSHIN-BARASAL-LAKSHMIKANTAPUR                                                                  | RAILWAYS | ER                     | 04/2009                         | 12/2011                                        | N.A.                                              |                         533.38 |                            533.38 |                                  109.76 |                0    | N.A.                     |
| 1054 | BARDHAMAN-KATWA (GC)                                                                             | RAILWAYS | ER                     | 04/2007                         | 12/2010                                        | N.A.                                              |                        1106.62 |                           1106.62 |                                  234.57 |                0    | N.A.                     |
| 1055 | PANDABESWAR-CHINPAI DOUBLING (ER)                                                                | RAILWAYS | ER                     | 04/2004                         | 12/2010                                        | N.A.                                              |                         293.74 |                            293.74 |                                  139.08 |                0    | N.A.                     |
| 1056 | HOWRAH-AMTA-CHAMPADANGA NL (SER)                                                                 | RAILWAYS | SER                    | 04/1974                         | 03/2007                                        | N.A.                                              |                         393.46 |                           1026    |                                    0    |              160.76 | N.A.                     |
| 1057 | TOLLYGANJ-GARIA WITH EXTENSION TO DUM DUM-NOAPARA AND NOAPARA- NSCB AIRPORT(MTP)                 | RAILWAYS | MRTP                   | 03/2000                         | 12/2006                                        | N.A.                                              |                        1049.69 |                           3404.92 |                                 3544.3  |              224.37 | N.A.                     |
| 1058 | MM FROM PANSKURA-GHATAL NL                                                                       | RAILWAYS | SER                    | 04/2011                         | 01/1999                                        | N.A.                                              |                         276.69 |                            426    |                                    0    |               53.96 | N.A.                     |
| 1059 | TARAKESWAR - BISHNUPUR NEW BG LINE (NL), ER                                                      | RAILWAYS | ER                     | 04/2000                         | N.A.                                           | N.A.                                              |                        1188.91 |                           1188.91 |                                  671.52 |                0    | N.A.                     |
| 1060 | BAZAR SAU -AZIMGANJ JN. DOUBLING                                                                 | RAILWAYS | ER                     | 04/2012                         | N.A.                                           | N.A.                                              |                         255.64 |                            255.64 |                                    0    |                0    | N.A.                     |
| 1061 | BOWAICHANDI-ARAMBAGH                                                                             | RAILWAYS | SER                    | 04/2010                         | N.A.                                           | N.A.                                              |                         267.37 |                            434    |                                   34.01 |               62.32 | N.A.                     |
| 1062 | BHADUTOLA-JHARGRAM VIA LALGARH (NL)                                                              | RAILWAYS | SER                    | 04/2011                         | N.A.                                           | N.A.                                              |                         289.64 |                            760    |                                    0.09 |              162.39 | N.A.                     |

210

| SN PROJECT                                                                                                | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|-----------------------------------------------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
| 1063 CIRCULAR RAILWAY INCLUDING REMOUNT ROAD TO SANTOSHPUR                                                | RAILWAYS                     | MRTP                   | 04/2009                         | N.A.                                           | N.A.                                              |                         573.78 |                            573.78 |                                  166.89 |                   0 | N.A.                     |
| 1064 REHABILITATION AND UPGRADING TO 2 LANES/2 LANE WITH PAVED SHOULDERS CONFIGURATION OF BANKUARA- PURUL | ROAD TRANSPOR T AND HIGHWAYS | MORTH                  | 01/1991                         | 03/2018                                        | 03/2018                                           |                         322    |                            322    |                                   66.59 |                   0 | 0                        |
| 1065 4 LANING OF NH-31D FROM GHOSHPUKUR - SALSALABARI ( KM 0.00 TO KM . 83.785)                           | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 12/2015                         | 06/2018                                        | 06/2018                                           |                        1083    |                           1083    |                                    0    |                   0 | 0                        |
| 1066 6-LANING OF DHANKUNI-KHARAGPUR SECTION                                                               | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 04/2012                         | 09/2014                                        | 12/2016                                           |                        1396.18 |                           1396.18 |                                 2409.45 |                   0 | 27                       |
| 1067 KRISHNANAGAR-BERHAMPUR                                                                               | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 02/2012                         | 07/2014                                        | 02/2017                                           |                         702.16 |                            702.16 |                                  391.77 |                   0 | 31                       |

211

|   SN | PROJECT                                                                                              | SECTOR                       | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATED (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN^ (%) | TIME OVERRUN$ (MONTHS)   |
|------|------------------------------------------------------------------------------------------------------|------------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------------------|---------------------|--------------------------|
| 1068 | BARSAT-KRISHNANAGAR                                                                                  | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 08/2012                         | 02/2015                                        | 12/2017                                           |                         867    |                            867    |                                  278.17 |                   0 | 34                       |
| 1069 | 4-LANING OF FARAKA-RAIGANJ                                                                           | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 02/2011                         | 08/2013                                        | 08/2016                                           |                        1078.84 |                           1078.84 |                                 2101.14 |                   0 | 36                       |
| 1070 | 4-LANING OF RAIGANJ-DALKOLA                                                                          | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 02/2011                         | 08/2013                                        | 05/2017                                           |                         580.43 |                            580.43 |                                  268.87 |                   0 | 45                       |
| 1071 | 4-LANING OF BRAHAMPORE-FARAKA                                                                        | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 02/2011                         | 08/2013                                        | 07/2017                                           |                         998.79 |                            998.79 |                                 1731.54 |                   0 | 47                       |
| 1072 | SIX-LANING OF BARWA ADDA-PANAGARH                                                                    | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 04/2014                         | N.A.                                           | 09/2016                                           |                        1665    |                           1665    |                                 1321.84 |                   0 | N.A.                     |
| 1073 | CONSTRUCTION OF ISLAMPUR BY PASS                                                                     | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 10/2015                         | N.A.                                           | 01/2018                                           |                         361.15 |                            361.15 |                                    0    |                   0 | N.A.                     |
| 1074 | CONSTRUCTION OF ROB FLYOVER AT RANICHAK, HALDIA                                                      | ROAD TRANSPOR T AND HIGHWAYS | NHAI                   | 03/2016                         | N.A.                                           | N.A.                                              |                         229.37 |                            229.37 |                                    0    |                   0 | N.A.                     |
| 1075 | CONSTRUCTION OF WORKSHOPS AND BUILDINGS FOR 24 NOS NEW INDUSTRIAL TRAINING INSTITUTES(ITI) IN DIFFER | STEEL                        | HSCL                   | 08/2012                         | 03/2016                                        | 03/2016                                           |                         185.37 |                            185.37 |                                  178.3  |                   0 | N.A.                     |
| 1076 | CONSTRUCTION OF PERMANENT CAMPUS OF IISER KOLKATA AT HARINGHANTA KALYANI NADIA                       | URBAN DEVELOPM ENT           | CPWD                   | 02/2014                         | 09/2015                                        | 04/2017                                           |                         156.57 |                            156.57 |                                   44.61 |                   0 | 19                       |

## STATEMENT REFERRED TO IN REPLY TO PART (b) OF LOK SABHA UNSTARRED QUESTION NO 1806  DUE FOR ANSWER ON  27.07.2016

## STATE-WISE DETAILS OF  CENTRAL SECTOR INFRASTRUCTURE PROJECTS COSTING Rs. 150 CRORE AND ABOVE SHOWING  TIME OVERRUNS  (as on 01.06.2016)

| SN   | PROJECT                                                                                              | SECTOR                      | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATE D (Rs. In crore)   | CUMULATIV E EXPENDITU RE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|------|------------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-------------------------------------------|---------------------|--------------------------|
|      | ANDHRA PRADESH                                                                                       | ANDHRA PRADESH              | ANDHRA PRADESH         | ANDHRA PRADESH                  | ANDHRA PRADESH                                 | ANDHRA PRADESH                                    | ANDHRA PRADESH                 | ANDHRA PRADESH                     | ANDHRA PRADESH                            | ANDHRA PRADESH      | ANDHRA PRADESH           |
| 1    | TRANSMISSION SYSTEM FOR ULTRA MEGA SOLAR PARK IN ANANTPUR DISTRICT, ANDHRA PRADESH- PART A (PHASE-I) | POWER                       | PGCIL                  | 05/2015                         | 05/2016                                        | 06/2016                                           | 312.94                         | 312.94                             | 51.00                                     | 0.00                | 1                        |
| 2    | SIX LANNING OF NELLORE-CHILKALURIPET KM.1182.802 TO KM.1366.547                                      | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 11/2011                         | 05/2014                                        | 06/2016                                           | 1535.00                        | 1535.00                            | 2774.72                                   | 0.00                | 25                       |
| 3    | CUDDAPAH-MYDUKUR-KURNOOL KM- 167.750-356.502 KM                                                      | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 11/2010                         | 05/2013                                        | 08/2016                                           | 1585.00                        | 1585.00                            | 1966.41                                   | 0.00                | 39                       |
| 4    | TIRUPATI - TIRUTHANI - CHENNAI                                                                       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2011                         | 10/2013                                        | 12/2017                                           | 571.00                         | 571.00                             | 622.90                                    | 0.00                | 50                       |
| 5    | FOUR LANING OF 5.122 KM OF NH9 ( NEW NH 65) FROM KM 269.900 ( DESIGN CH0.0 ) TO KM 275-622( DESIGN C | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 07/2015                         | 12/2015                                        | 12/2016                                           | 333.21                         | 333.21                             | 0.00                                      | 0.00                | 12                       |
| 6    | FOUR LANING OF 5.122 KM OF NH9( NEW NH 65) FROM KM 269.900( DESIGN CH0.0 )                           | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 07/2015                         | 12/2015                                        | 12/2016                                           | 333.21                         | 333.21                             | 0.00                                      | 0.00                | 12                       |
| 7    | REHABILITATION AND UPGRADATION OF NH-167 FROM KM 70                                                  | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 02/2015                         | 04/2015                                        | 05/2016                                           | 224.83                         | 224.83                             | 0.00                                      | 0.00                | 13                       |
| 8    | REHABILITATION AND UPGRADATION OF NH-42 FROM KM 4 to350 TO KM 75 to 600 TO TWO LANE WITH PAVE SOLDOU | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 03/2015                         | 09/2015                                        | 08/2017                                           | 309.01                         | 309.01                             | 61.94                                     | 0.00                | 23                       |
| 9    | REHABILITATION AND UPGRADATION OF NH-565 FROM KM.198/694 TO 294/0 (MARKAPURAM TO VAGGAMPALLE SECTION | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 02/2014                         | 06/2014                                        | 06/2016                                           | 417.61                         | 417.61                             | 0.00                                      | 0.00                | 24                       |
| 10   | REHABILITATION AND UPGRADATION OF NH-565 FROM KM 294.00 TO 361.327 (VAGGAMPALLE- DORNALA T-JUNCTION) | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 02/2014                         | 07/2014                                        | 07/2016                                           | 258.99                         | 258.99                             | 16.54                                     | 0.00                | 24                       |

## Annexure-V

| SN                | PROJECT                                                                                              | SECTOR                      | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATE D (Rs. In crore)   | CUMULATIV E EXPENDITU RE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|-------------------|------------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-------------------------------------------|---------------------|--------------------------|
| 11                | REHABILITATION AND UPGRADATION OF EXISTING NH-565 FROM KM.86.057 TO 133.922 OF NAGARJUNASAGAR DAM T  | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 01/2014                         | 11/2014                                        | 11/2016                                           | 195.45                         | 195.45                             | 0.00                                      | 0.00                | 24                       |
| 12                | REHABILITATION AND UPGRADATION OF EXISTING NH-565 OF FROM KM.154.900 TO 198.694 OF DAVULAPALLY TO    | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 02/2014                         | 11/2014                                        | 11/2016                                           | 170.21                         | 170.21                             | 5.65                                      | 0.00                | 24                       |
| 13                | REHABILITATION UPGRADATION OF NH-67 FROM KM 641.000 TO KM 695.000 (DORNALA T JUNCTION TO ATMAKUR SEC | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 07/2014                         | 02/2015                                        | 02/2017                                           | 251.55                         | 251.55                             | 38.13                                     | 0.00                | 24                       |
| 14                | REHABILITATION AND UPGRADATION OF EXISTING NH-167 FROM KM 70/000 TO KM 125-150                       | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 02/2015                         | 05/2015                                        | 05/2017                                           | 224.83                         | 224.83                             | 0.00                                      | 0.00                | 24                       |
| 15                | REHABILITATION AND UPGRADATION OF NH-219 FROM KM 58-600 TO KM 140-750 IN THE STATE OF ANDHRA PRADES  | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 03/2015                         | 10/2015                                        | 10/2017                                           | 271.45                         | 271.45                             | 0.00                                      | 0.00                | 24                       |
| 16                | TURBO BLOWER - 5                                                                                     | STEEL                       | RINL                   | 12/2009                         | 09/2016                                        | 03/2017                                           | 280.00                         | 280.00                             | 49.55                                     | 0.00                | 6                        |
| 17                | 3RD CONVERTER AND 4TH CASTER                                                                         | STEEL                       | RINL                   | 07/2011                         | 07/2016                                        | 03/2017                                           | 974.76                         | 974.76                             | 325.11                                    | 0.00                | 8                        |
| 18                | REVAMPING OF SINTER MACHINES - 1 AND 2                                                               | STEEL                       | RINL                   | 12/2009                         | 10/2016                                        | 06/2017                                           | 343.00                         | 488.40                             | 91.15                                     | 42.39               | 8                        |
| 19                | BLAST FURNACE-2 CATEGORY-1 CAPITAL REPAIRS                                                           | STEEL                       | RINL                   | 07/2011                         | 07/2015                                        | 11/2016                                           | 877.73                         | 877.73                             | 514.06                                    | 0.00                | 16                       |
| 20                | SMS-1 CONVERTERS REVAMPING                                                                           | STEEL                       | RINL                   | 05/2012                         | 07/2015                                        | 09/2017                                           | 404.16                         | 404.16                             | 319.32                                    | 0.00                | 26                       |
| ARUNACHAL PRADESH | ARUNACHAL PRADESH                                                                                    | ARUNACHAL PRADESH           | ARUNACHAL PRADESH      | ARUNACHAL PRADESH               | ARUNACHAL PRADESH                              | ARUNACHAL PRADESH                                 | ARUNACHAL PRADESH              | ARUNACHAL PRADESH                  | ARUNACHAL PRADESH                         | ARUNACHAL PRADESH   | ARUNACHAL PRADESH        |
| 21                | PARE HYDRO ELECTRIC PROJECT                                                                          | POWER                       | NEEPCO                 | 12/2008                         | 08/2013                                        | 12/2016                                           | 573.99                         | 1581.04                            | 1191.99                                   | 175.45              | 40                       |
| 22                | KAMENG HYDROELECTRIC PROJECT (NEEPCO)                                                                | POWER                       | NEEPCO                 | 12/2004                         | 12/2009                                        | 03/2017                                           | 2496.90                        | 6179.96                            | 4657.36                                   | 147.51              | 87                       |
| ASSAM             | ASSAM                                                                                                | ASSAM                       | ASSAM                  | ASSAM                           | ASSAM                                          | ASSAM                                             | ASSAM                          | ASSAM                              | ASSAM                                     | ASSAM               | ASSAM                    |
| 23                | RESITING OF TINSUKIA TERMINAL PROJECT (DIGBOI MARKETING TERMINAL PROJECT)                            | PETROLEUM                   | IOCL                   | 06/2012                         | 07/2014                                        | 01/2017                                           | 150.00                         | 150.00                             | 140.02                                    | 0.00                | 30                       |
| 24                | UPGRADATION OF CRUDE OIL PUMP STATIONS OF NAHARKATIYA-BARAUNI CRUDE OIL TRUNK PIPELINE               | PETROLEUM                   | OIL                    | 09/2012                         | 03/2015                                        | 12/2016                                           | 871.35                         | 1200.00                            | 607.83                                    | 37.72               | 21                       |
| 25                | ASSAM RENEWAL PROJECT FOR GROUP A                                                                    | PETROLEUM                   | ONGC                   | 03/2009                         | 03/2013                                        | 03/2017                                           | 2465.15                        | 2378.89                            | 1803.18                                   | -3.50               | 48                       |
| 26                | BONGAIGAON THERMAL POWER PROJECT                                                                     | POWER                       | NTPC                   | 01/2008                         | 09/2011                                        | 03/2017                                           | 4375.35                        | 6749.18                            | 6031.00                                   | 54.25               | 66                       |
| 27 #              | BPUTRA BRIDGE AT BOGIBIL AND LINK LINES NEFR                                                         | RAILWAYS                    | NFR                    | 09/1997                         | 04/2008                                        | 06/2017                                           | 1500.00                        | 4996.19                            | 0.00                                      | 233.08              | 110                      |

|   SN | PROJECT                                                   | SECTOR                      | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATE D (Rs. In crore) |   CUMULATIV E EXPENDITU RE (Rs. In crore) |   COST OVERRUN^ (%) |   TIME OVERRUN$ (MONTHS) |
|------|-----------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-------------------------------------------|---------------------|--------------------------|
|   28 | BRAHMPUTRA BRIDGE,NH NO-31                                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 04/2010                                        | 09/2016                                           |                         217.61 |                             309.56 |                                    394.92 |               42.25 |                       77 |
|   29 | HARANGAJO TO MAIBANG (AS-23), KM.126.450 TO KM.140.700    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 02/2009                                        | 06/2016                                           |                         280    |                             361    |                                    416.89 |               28.93 |                       88 |
|   30 | HARANGAJO TO MAIBANG, NH-54                               | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 07/2009                                        | 12/2016                                           |                         196    |                             331.23 |                                    365.05 |               68.99 |                       89 |
|   31 | MAIBANG TO LUMDING (AS-25), KM.83.400 TO KM.111.000       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 04/2009                                        | 12/2016                                           |                         199.81 |                             385.13 |                                    210.69 |               92.75 |                       92 |
|   32 | MAIBANG TO LUMDING (AS-27), KM.40.000 TO KM.60.500        | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 04/2009                                        | 12/2016                                           |                         200    |                             200    |                                    245.83 |                0    |                       92 |
|   33 | NAGAON TO DHARAMTUL (AS-2)                                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 06/2008                                        | 06/2016                                           |                         264.72 |                             264.72 |                                    314.37 |                0    |                       96 |
|   34 | NALBARI TO BIJNI (AS-6)                                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 06/2008                                        | 06/2016                                           |                         225    |                             225    |                                    313.5  |                0    |                       96 |
|   35 | BIJNI TO ASSAM WB BORDER (NH- 31.C)(1)(NHAI)              | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 06/2008                                        | 06/2016                                           |                         195    |                             195    |                                    290.54 |                0    |                       96 |
|   36 | BIJNI TO ASSAM /WB.BORDER (NH- 31.C)(NHAI)                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 06/2008                                        | 06/2016                                           |                         237.8  |                             237.8  |                                    403.91 |                0    |                       96 |
|   37 | MAIBANG TO LUMDING (AS-26), KM.60.500 TO KM.83.400, NH-54 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 11/2008                                        | 12/2016                                           |                         167.64 |                             167.64 |                                    269.27 |                0    |                       97 |
|   38 | MAIBANG TO LUMDING (AS-24), KM.111.000 TO KM.126.450      | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 11/2008                                        | 12/2016                                           |                         155.04 |                             280.13 |                                    196.14 |               80.68 |                       97 |
|   39 | DHARAMTUL TO SONAPUR,KM 205-183 (AS- 20)                  | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 05/2008                                        | 07/2016                                           |                         160    |                             160    |                                    199.5  |                0    |                       98 |
|   40 | GUWHATI TO NALBARI (AS-4)                                 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 04/2008                                        | 07/2016                                           |                         175.96 |                             175.96 |                                    309.01 |                0    |                       99 |
|   41 | NALBARI T BIJNI (AS-7)                                    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 04/2008                                        | 12/2016                                           |                         208    |                             208    |                                    302.65 |                0    |                      104 |

| SN    | PROJECT                                                                                              | SECTOR                      | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATE D (Rs. In crore)   | CUMULATIV E EXPENDITU RE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|-------|------------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-------------------------------------------|---------------------|--------------------------|
| 42    | SONAPUR TO GUWAHTI (AS-3)                                                                            | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 03/2008                                        | 12/2016                                           | 245.00                         | 245.00                             | 214.88                                    | 0.00                | 105                      |
| 43    | HARANGAJO TO MAIBANG,KM 164.08- 190.587 NH-54                                                        | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 09/2007                                        | 03/2017                                           | 212.00                         | 212.00                             | 121.97                                    | 0.00                | 114                      |
| 44    | BIJNI TO ASSAM/WB BORDER PH.II, KM.30.00 TO 0.00, NH-31 C                                            | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 06/2005                                        | 12/2016                                           | 230.00                         | 230.00                             | 202.97                                    | 0.00                | 138                      |
| BIHAR | BIHAR                                                                                                | BIHAR                       | BIHAR                  | BIHAR                           | BIHAR                                          | BIHAR                                             | BIHAR                          | BIHAR                              | BIHAR                                     | BIHAR               | BIHAR                    |
| 45    | REPLACEMENT OF COKE CHAMBERS                                                                         | PETROLEUM                   | IOCL                   | 04/2013                         | 02/2016                                        | 10/2016                                           | 480.00                         | 422.00                             | 263.28                                    | -12.08              | 8                        |
| 46    | BRBCL-NABINAGAR TPP- JV (4X250 MW)                                                                   | POWER                       | NTPC                   | 01/2007                         | 05/2014                                        | 09/2017                                           | 5353.00                        | 5353.00                            | 5594.02                                   | 0.00                | 40                       |
| 47    | BARH STPP(3X660MW) NTPC                                                                              | POWER                       | NTPC                   | 02/2005                         | 01/2011                                        | 05/2018                                           | 8692.97                        | 15095.67                           | 11805.00                                  | 73.65               | 88                       |
| 48    | KATIHAR - JOGBANI (GC)(NEFR)                                                                         | RAILWAYS                    | NFR                    | 09/2001                         | 12/2010                                        | 03/2018                                           | 492.98                         | 1727.27                            | 742.05                                    | 250.37              | 87                       |
| 49    | REHABILITATION AND UPGRADING TO 2 LANE WITH PAVED SHOULDERS CONFIGURATION AND STRENGTHENING OF ANISH | ROAD TRANSPORT AND HIGHWAYS | MORTH                  | 10/2014                         | 03/2014                                        | 09/2016                                           | 377.64                         | 377.64                             | 0.00                                      | 0.00                | 30                       |
| 50    | PATNA-BAKTZARPUR KM.181.3 TO KM.231.95                                                               | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 09/2011                         | 03/2014                                        | 07/2016                                           | 574.00                         | 574.00                             | 899.51                                    | 0.00                | 28                       |
| 51    | 2-LANNING WITH PS KHAGARIA-PURNEA                                                                    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 05/2011                         | 02/2014                                        | 07/2016                                           | 664.00                         | 664.00                             | 654.59                                    | 0.00                | 29                       |
| 52    | 2 LANNING OF MUZAFFARPUR - SONBARSA                                                                  | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 05/2011                         | 11/2013                                        | 07/2016                                           | 511.54                         | 511.54                             | 547.77                                    | 0.00                | 32                       |
| 53    | 2-LANNING WITH PS MOTIHARI-RAXAUL                                                                    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 10/2011                         | 04/2014                                        | 03/2017                                           | 375.09                         | 375.09                             | 504.79                                    | 0.00                | 35                       |
| 54    | 2 LANNING OF MOKAMA-MUNGER                                                                           | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 05/2011                         | 05/2013                                        | 07/2016                                           | 351.54                         | 351.54                             | 351.23                                    | 0.00                | 38                       |
| 55    | 4-LANNING OF CHAPRA-HAJIPUR                                                                          | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 01/2011                         | 07/2013                                        | 12/2016                                           | 575.00                         | 575.00                             | 604.70                                    | 0.00                | 41                       |
| 56    | 2-LANING WITH PAVED SHOULDER OF MUZAFFARPUR-BARAUNI                                                  | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 07/2012                         | 07/2014                                        | 12/2017                                           | 356.40                         | 356.40                             | 349.00                                    | 0.00                | 41                       |

| SN           | PROJECT                                                                                             | SECTOR                      | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATE D (Rs. In crore)   | CUMULATIV E EXPENDITU RE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|--------------|-----------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-------------------------------------------|---------------------|--------------------------|
| 57           | PATNA-MUZZAFFARPUR                                                                                  | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 08/2010                         | 02/2013                                        | 12/2016                                           | 671.30                         | 671.30                             | 880.54                                    | 0.00                | 46                       |
| 58           | FORBESGANJ TO SIMRAHI (NH-57)(NHAI)                                                                 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 09/2008                                        | 07/2016                                           | 332.94                         | 332.94                             | 509.08                                    | 0.00                | 94                       |
| 59           | IRRIGATION WORK OF BAGMATI                                                                          | STEEL                       | HSCL                   | 10/2005                         | 03/2015                                        | 03/2017                                           | 956.00                         | 956.00                             | 650.26                                    | 0.00                | 24                       |
|              | CHHATISGARH                                                                                         | CHHATISGARH                 | CHHATISGARH            | CHHATISGARH                     | CHHATISGARH                                    | CHHATISGARH                                       | CHHATISGARH                    | CHHATISGARH                        | CHHATISGARH                               | CHHATISGARH         | CHHATISGARH              |
| 60           | AMLAI OC EXPANSION SECTOR B (1.50 MTY)                                                              | COAL                        | SECL                   | 11/2009                         | 03/2016                                        | 03/2018                                           | 198.59                         | 198.59                             | 134.17                                    | 0.00                | 24                       |
| 61           | BAROUD OC EXPANSION (RCE)- 3MTY                                                                     | COAL                        | SECL                   | 04/2012                         | 03/2016                                        | 03/2018                                           | 258.56                         | 258.56                             | 122.15                                    | 0.00                | 24                       |
| 62           | MANIKPUR OC EXPANSION (3.5 MTY)                                                                     | COAL                        | SECL                   | 12/2009                         | 03/2014                                        | 03/2018                                           | 321.50                         | 321.50                             | 197.76                                    | 0.00                | 48                       |
| 63           | JAGANNATHPOR OCP(3.00MTY)                                                                           | COAL                        | SECL                   | 09/2008                         | 03/2015                                        | 03/2020                                           | 152.43                         | 152.43                             | 25.47                                     | 0.00                | 60                       |
| 64           | KARTALI (EAST) OCP (2.50 MTY)                                                                       | COAL                        | SECL                   | 07/2008                         | 03/2014                                        | 03/2020                                           | 178.44                         | 178.44                             | 0.35                                      | 0.00                | 72                       |
| 65           | WR-NR HVDC INTERCONNECTOR FOR IPP PROJECTS IN CHHATTISGARH                                          | POWER                       | PGCIL                  | 03/2012                         | 06/2015                                        | 12/2016                                           | 9569.76                        | 9569.76                            | 6249.99                                   | 0.00                | 18                       |
| 66           | SYSTEM STRENTHENING IN RAIPUR WARDHA CORRIDOR FOR IPP PROJECTS IN CHHATTISGARH                      | POWER                       | PGCIL                  | 01/2012                         | 01/2015                                        | 10/2016                                           | 1422.85                        | 1422.85                            | 1509.12                                   | 0.00                | 21                       |
| 67           | ESTABLISHMENT OF POOLING STATIONS AT CHAMPA AND RAIGARH FOR IPP GENERATION PROJECT IN CHHATTISGARH  | POWER                       | PGCIL                  | 05/2011                         | 05/2014                                        | 07/2016                                           | 1961.87                        | 2310.58                            | 1817.95                                   | 17.77               | 26                       |
| 68           | TRANSMISSION SYSTEM STRENGTHENING IN WESTERN PART OF WR FOR IPPS GENERATION PROJECTS IN CHATTISGARH | POWER                       | PGCIL                  | 11/2011                         | 07/2014                                        | 12/2016                                           | 2127.51                        | 2127.51                            | 2371.53                                   | 0.00                | 29                       |
| 69           | SYSTEM STRENGTHENING IN NORTH/WEST PART OF WR FOR IPP PROJECTS IN CHATTISGARH                       | POWER                       | PGCIL                  | 12/2011                         | 08/2014                                        | 03/2017                                           | 1746.65                        | 2228.71                            | 1532.93                                   | 27.60               | 31                       |
| 70           | SALKA ROAD -ANUPNAGAR LINE DOUBLING                                                                 | RAILWAYS                    | RVNL                   | 09/2006                         | 03/2010                                        | 12/2017                                           | 324.90                         | 385.54                             | 0.00                                      | 18.66               | 93                       |
| 71           | FOUR LANING OF ORISSA/CHATTISGARH BORDER - AURANG SECTION                                           | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2013                         | 08/2015                                        | 11/2016                                           | 1232.00                        | 1232.00                            | 1110.29                                   | 0.00                | 15                       |
| 72           | NMDC INTEGRATED STEEL PLANT                                                                         | STEEL                       | NMDC                   | 01/2010                         | 05/2015                                        | 12/2017                                           | 15525.00                       | 15525.00                           | 9392.34                                   | 0.00                | 31                       |
| 73           | DEVELOPMENT OF PERMANENT BARRACKS AT 21 LOCATIONS AT ROWGHAT DEPOSIT                                | STEEL                       | SAIL                   | 04/2014                         | 04/2015                                        | 12/2016                                           | 188.93                         | 188.93                             | 76.97                                     | 0.00                | 20                       |
| 74           | EXPANSION OF BHILAI STEEL PLANT                                                                     | STEEL                       | SAIL                   | 08/2010                         | 03/2013                                        | 11/2016                                           | 17265.00                       | 17265.00                           | 16118.07                                  | 0.00                | 44                       |
| D & N HAVELI | D & N HAVELI                                                                                        | D & N HAVELI                | D & N HAVELI           | D & N HAVELI                    | D & N HAVELI                                   | D & N HAVELI                                      | D & N HAVELI                   | D & N HAVELI                       | D & N HAVELI                              | D & N HAVELI        | D & N HAVELI             |

| SN       | PROJECT                                                                                          | SECTOR                      | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATE D (Rs. In crore)   | CUMULATIV E EXPENDITU RE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|----------|--------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-------------------------------------------|---------------------|--------------------------|
| 75 DAMAN | DEVELOPMENT PROJECT PETROLEUM                                                                    | ONGC                        |                        | 08/2014                         | 05/2019                                        | 03/2020                                           | 6086.08                        | 6086.08                            | 962.98                                    | 0.00                | 10                       |
|          | DELHI                                                                                            |                             |                        |                                 |                                                |                                                   |                                |                                    |                                           |                     |                          |
| 76       | SAFDARJUNG HOSPITAL RE- DEVELOPMENT AND OTHERS -SUPER SPECIALITY BLOCK                           | HEALTH AND FAMILY WELFARE   | HSCC                   | 09/2013                         | 12/2015                                        | 06/2016                                           | 444.70                         | 444.70                             | 400.00                                    | 0.00                | 6                        |
| 77       | CONSTRUCTION OF HEAD OFFICE BUILDING OF PNB ON PLAT NO-4 SECTOR 10 DWARKA NEW DELHI              | URBAN DEVELOPMENT           | CPWD                   | 05/2012                         | 12/2014                                        | 05/2016                                           | 405.01                         | 405.01                             | 222.23                                    | 0.00                | 17                       |
| 78       | CONSTRUCTION OF EXTENSION BUILDING TO PARLIAMENT HOUSE ANNEXE PARLIAMENT HOUSE COMPLEX NEW DELHI | URBAN DEVELOPMENT           | CPWD                   | 05/2009                         | 05/2013                                        | 06/2016                                           | 261.85                         | 261.85                             | 0.00                                      | 0.00                | 37                       |
| 79       | DELHI MRTS PHASE-III                                                                             | URBAN DEVELOPMENT           | DMRCL                  | 09/2011                         | 03/2016                                        | 12/2016                                           | 38585.00                       | 38585.00                           | 22638.84                                  | 0.00                | 9                        |
|          | GUJARAT                                                                                          |                             |                        |                                 |                                                |                                                   |                                |                                    |                                           |                     |                          |
| 80       | KAKRAPAR ATOMIC POWER PROJECT - 3 AND 4                                                          | ATOMIC ENERGY               | NPCIL                  | 10/2009                         | 12/2015                                        | 11/2018                                           | 11459.00                       | 11459.00                           | 8418.00                                   | 0.00                | 35                       |
| 81       | REVERSE OSMOSIS PLANT FOR ETP AT GUJARAT REFINERY                                                | PETROLEUM                   | IOCL                   | 12/2011                         | 02/2016                                        | 07/2016                                           | 160.00                         | 160.00                             | 83.33                                     | 0.00                | 5                        |
| 82       | PIPELINE REPLACEMENT PROJECT, AHMEDABAD                                                          | PETROLEUM                   | ONGC                   | 09/2011                         | 07/2016                                        | 04/2017                                           | 202.25                         | 160.16                             | 79.68                                     | -20.81              | 9                        |
| 83       | CONSTRUCTION OF 6 ETPS                                                                           | PETROLEUM                   | ONGC                   | 03/2009                         | 09/2012                                        | 06/2016                                           | 317.64                         | 240.95                             | 136.40                                    | -24.14              | 45                       |
| 84       | AHMEDABAD TO VADODARA SECTION                                                                    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 01/2013                         | 12/2015                                        | 06/2016                                           | 2125.24                        | 2125.24                            | 4508.05                                   | 0.00                | 6                        |
| 85       | KANDLA - MUNDRA PORT                                                                             | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 01/2011                         | 07/2013                                        | 06/2016                                           | 953.88                         | 953.88                             | 973.33                                    | 0.00                | 35                       |
| 86       | 4 LANNING OF AHMEDABAD TO GODHARA                                                                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2010                         | 06/2013                                        | 06/2016                                           | 1008.50                        | 1008.50                            | 1282.25                                   | 0.00                | 36                       |
| 87       | 4 LANING OF JETPUR SOMNATH SECTION OF NH 8D LENGTH KM 127.6                                      | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2012                         | 09/2014                                        | 10/2017                                           | 828.00                         | 828.00                             | 871.15                                    | 0.00                | 37                       |
| 88       | SAMAIKHIALI - GANDHIDHAM                                                                         | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 09/2010                         | 03/2013                                        | 07/2016                                           | 805.39                         | 805.39                             | 1405.85                                   | 0.00                | 40                       |
| 89       | GUJARAT/MAHARASHTRA BORDERSURAT- HAZIRA PORT SECTION                                             | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2010                         | 09/2012                                        | 12/2016                                           | 1509.10                        | 1509.10                            | 3127.97                                   | 0.00                | 51                       |
| HARYANA  | HARYANA                                                                                          | HARYANA                     | HARYANA                | HARYANA                         | HARYANA                                        | HARYANA                                           | HARYANA                        | HARYANA                            | HARYANA                                   | HARYANA             | HARYANA                  |

| SN   | PROJECT                                     | SECTOR                      | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATE D (Rs. In crore)   | CUMULATIV E EXPENDITU RE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|------|---------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-------------------------------------------|---------------------|--------------------------|
| 90   | 4-LANING OF ROHATAK JIND(LENGTH 45 KM)      | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 10/2013                         | 10/2015                                        | 12/2016                                           | 283.25                         | 283.25                             | 179.61                                    | 0.00                | 14                       |
| 91   | 4 LANING OF AMBALA - KAITHAL - PACKAGE -1   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2015                         | 06/2016                                        | 06/2018                                           | 602.95                         | 602.95                             | 0.00                                      | 0.00                | 24                       |
| 92   | ROHTAK-BAWAL                                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 05/2011                         | 11/2013                                        | 12/2016                                           | 650.00                         | 650.00                             | 832.39                                    | 0.00                | 37                       |
| 93   | PANIPAT-JALANDHAR 6 LANE(KM 96 TO 387.1 KM) | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 05/2009                         | 11/2011                                        | 12/2016                                           | 1108.00                        | 2288.00                            | 3789.91                                   | 106.50              | 61                       |
| 94   | DELHI/ HARYANA BORDER TO ROHTAK             | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2007                         | 05/2010                                        | 12/2016                                           | 486.00                         | 486.00                             | 469.41                                    | 0.00                | 79                       |
|      | HIMACHAL PRADESH                            |                             |                        |                                 |                                                |                                                   |                                |                                    |                                           |                     |                          |
| 95   | PARBATI HEP (4X200 MW) (NHPC) II            | POWER                       | NHPC                   | 09/2002                         | 09/2009                                        | 12/2018                                           | 3919.59                        | 8398.75                            | 5671.34                                   | 114.28              | 111                      |
|      | JAMMU AND KASHMIR                           |                             |                        |                                 |                                                |                                                   |                                |                                    |                                           |                     |                          |
| 96   | PAKAL DUL HYDRO ELECTRIC PROJECT (1000 MW)  | POWER                       | CVPPPL                 | 10/2014                         | 04/2020                                        | 03/2022                                           | 8112.12                        | 8112.12                            | 141.80                                    | 0.00                | 23                       |
| 97   | KISHANGANGA HEP (3X110 MW)                  | POWER                       | NHPC                   | 01/2009                         | 01/2016                                        | 11/2016                                           | 3642.04                        | 5783.17                            | 4558.57                                   | 58.79               | 10                       |
| 98 # | UDHAMPUR-SRINAGAR-BARAMULLA (NL),NR         | RAILWAYS                    | NR                     | 03/1995                         | 11/2002                                        | 12/2018                                           | 2500.00                        | 19565.00                           | 0.00                                      | 682.60              | 193                      |
| 99   | NASHRI- CHANANI                             | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 05/2011                         | 06/2015                                        | 07/2016                                           | 2159.00                        | 2159.00                            | 4125.67                                   | 0.00                | 13                       |
| 100  | QUAZIGUND-BANIHAL KM.220.00 TO KM.188.00    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 07/2010                         | 07/2015                                        | 07/2017                                           | 1987.00                        | 1987.00                            | 1637.87                                   | 0.00                | 24                       |
| 101  | SRINAGAR TO BANIHAL                         | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 06/2011                         | 06/2014                                        | 12/2016                                           | 1100.70                        | 1100.70                            | 1282.79                                   | 0.00                | 30                       |
| 102  | JAMMU-UDHAMPUR KM.27.5 TO KM.67.00          | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 07/2010                         | 07/2013                                        | 12/2016                                           | 1813.76                        | 1813.76                            | 2405.99                                   | 0.00                | 41                       |
|      | JHARKHAND                                   |                             |                        |                                 |                                                |                                                   |                                |                                    |                                           |                     |                          |
| 103  | MADHUBAND NLW WASHERY                       | COAL                        | BCCL                   | 08/2010                         | 05/2014                                        | 10/2016                                           | 289.45                         | 289.45                             | 122.47                                    | 0.00                | 29                       |
| 104  | PATHERDIH NLW WASHERY                       | COAL                        | BCCL                   | 10/2012                         | 04/2014                                        | 11/2016                                           | 269.82                         | 269.82                             | 79.72                                     | 0.00                | 31                       |
| 105  | MURAIDIH UG TURN-KEY PROJECT                | COAL                        | BCCL                   | 02/2011                         | 04/2014                                        | 03/2017                                           | 339.88                         | 339.88                             | 12.08                                     | 0.00                | 35                       |
| 106  | MOONIDIH XV SEAM UG                         | COAL                        | BCCL                   | 08/2011                         | 04/2015                                        | 04/2019                                           | 1230.27                        | 1230.27                            | 49.04                                     | 0.00                | 48                       |
| 107  | KARMA OCP (1.0MTY)                          | COAL                        | CCL                    | 06/2009                         | 03/2014                                        | 03/2017                                           | 162.46                         | 162.46                             | 72.04                                     | 0.00                | 36                       |

| SN   | PROJECT                                                                                              | SECTOR                      | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATE D (Rs. In crore)   | CUMULATIV E EXPENDITU RE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|------|------------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-------------------------------------------|---------------------|--------------------------|
| 108  | NORTH URIMARI OCP (3.0 MTY)                                                                          | COAL                        | CCL                    | 12/2007                         | 03/2012                                        | 03/2017                                           | 179.87                         | 179.87                             | 95.73                                     | 0.00                | 60                       |
| 109  | ASHOK EXPN OCP CCL (10 MTY)                                                                          | COAL                        | CCL                    | 12/2007                         | 03/2011                                        | 03/2017                                           | 341.63                         | 341.63                             | 121.94                                    | 0.00                | 72                       |
| 110  | MAGADH OC 20 MTY (CCL)                                                                               | COAL                        | CCL                    | 08/2008                         | 07/2012                                        | 03/2021                                           | 706.40                         | 706.40                             | 79.49                                     | 0.00                | 104                      |
| 111  | RAJMAHAL OC EXP.                                                                                     | COAL                        | ECL                    | 09/2009                         | 03/2014                                        | 09/2016                                           | 153.82                         | 153.82                             | 82.30                                     | 0.00                | 30                       |
| 112  | RESITEMENT OF TATA NAGAR AND RACHI DEPOTS TO KHUNTI (JHARKHAND)                                      | PETROLEUM                   | IOCL                   | 04/2011                         | 05/2015                                        | 12/2016                                           | 191.96                         | 191.96                             | 77.80                                     | 0.00                | 19                       |
| 113  | BOKARO THERMAL POWER STATION-A                                                                       | POWER                       | DVC                    | 08/2006                         | 12/2011                                        | 09/2016                                           | 2313.00                        | 4237.67                            | 3533.84                                   | 83.21               | 57                       |
| 114  | TRANSMISSION SYSTEM FOR PHASE-1 GENERATION PROJECTS IN JHARKHAND AND WEST BENGAL-PART-A1             | POWER                       | PGCIL                  | 10/2011                         | 11/2013                                        | 06/2016                                           | 558.26                         | 558.26                             | 590.81                                    | 0.00                | 31                       |
| 115  | RANCHI-RARGA-JAMSETHPUR                                                                              | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2012                         | 06/2015                                        | 05/2017                                           | 1479.00                        | 1479.00                            | 520.79                                    | 0.00                | 23                       |
| 116  | REBUILDING OF COB-7 AT BSL                                                                           | STEEL                       | SAIL                   | 10/2013                         | 05/2016                                        | 12/2016                                           | 245.67                         | 245.67                             | 117.68                                    | 0.00                | 7                        |
| 117  | 2000 BOYS HOSTEL(1000 DOUNLE BEDDED ROOM) AT ISM DHANBAD                                             | URBAN DEVELOPMENT           | CPWD                   | 09/2012                         | 03/2016                                        | 09/2017                                           | 171.86                         | 171.86                             | 20.21                                     | 0.00                | 18                       |
|      | KARNATAKA                                                                                            |                             |                        |                                 |                                                |                                                   |                                |                                    |                                           |                     |                          |
| 118  | MANGALORE HASSAN MYSORE SOLUR LPG PIPELINE (MHMSLPL)                                                 | PETROLEUM                   | HPCL                   | 02/2012                         | 11/2015                                        | 11/2016                                           | 666.00                         | 838.08                             | 616.04                                    | 25.84               | 12                       |
| 119  | KUDGI STPP STAGE 1                                                                                   | POWER                       | NTPC                   | 01/2012                         | 01/2017                                        | 03/2017                                           | 15166.19                       | 15166.19                           | 10871.00                                  | 0.00                | 2                        |
| 120  | SUB-STATION EXT. WORKS ASSOCIATED WITH TRANS. SYSTEM REQUIRED FOR EVACUATION OF POWER FROM KUDGI TPS | POWER                       | PGCIL                  | 02/2014                         | 12/2015                                        | 07/2016                                           | 167.40                         | 167.40                             | 91.20                                     | 0.00                | 7                        |
| 121  | STRENGTHENING AND WIDENING TO TWO LANE WITH PAVED SHOULDERS FROM KM.106.00 TO 153.00 OF NH-218 BIJAP | ROAD TRANSPORT AND HIGHWAYS | MORTH                  | 03/2015                         | 11/2015                                        | 11/2017                                           | 165.67                         | 165.67                             | 0.00                                      | 0.00                | 24                       |
| 122  | STRENGTHENING AND WIDENING TO TWO LANE WITH PAVED SHOULDERS FROM KM.56.00 TO 106.00 OF NH-218 BIJAPU | ROAD TRANSPORT AND HIGHWAYS | MORTH                  | 03/2015                         | 11/2015                                        | 11/2017                                           | 159.12                         | 159.12                             | 0.00                                      | 0.00                | 24                       |
| 123  | 4 LANNING OF BELGUM-KHANPUR SECTION AND 2 LANING OF KHANPUR- KNT/GOA BORDER                          | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2011                         | 09/2013                                        | 12/2016                                           | 359.00                         | 359.00                             | 2.74                                      | 0.00                | 39                       |
| 124  | BANGALORE METRO RAIL PROJECT PHASE-2                                                                 | URBAN DEVELOPMENT           | BMRCL                  | 02/2014                         | 02/2019                                        | 03/2020                                           | 26405.14                       | 26405.14                           | 692.81                                    | 0.00                | 13                       |
| 125  | BANGALORE METRO RAIL PROJECT                                                                         | URBAN DEVELOPMENT           | MRTP                   | 05/2006                         | 06/2011                                        | 11/2016                                           | 6395.00                        | 14405.01                           | 13905.48                                  | 125.25              | 65                       |
|      | KERALA                                                                                               |                             |                        |                                 |                                                |                                                   |                                |                                    |                                           |                     |                          |
| 126  | LPG TERMINAL AT KOCHI                                                                                | PETROLEUM                   | IOCL                   | 10/2015                         | 10/2017                                        | 02/2018                                           | 607.06                         | 714.25                             | 57.80                                     | 17.66               | 4                        |
| 127  | STRATEGIC CRUDE OIL STORAGE PROJECT AT PADUR                                                         | PETROLEUM                   | ISPRL                  | 01/2006                         | 01/2012                                        | 05/2016                                           | 993.00                         | 1693.00                            | 1398.50                                   | 70.49               | 52                       |

| SN   | PROJECT                                                                                               | SECTOR                      | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATE D (Rs. In crore)   | CUMULATIV E EXPENDITU RE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|------|-------------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-------------------------------------------|---------------------|--------------------------|
| 128  | SIX LANNING OF VADAKKANCHERRY THRISSURESECTION KM 240 270KM                                           | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2010                         | 08/2012                                        | 03/2017                                           | 617.00                         | 617.00                             | 283.01                                    | 0.00                | 55                       |
| 129  | RAIL CONNECTIVITY TO ICTT AT VALLARPADAM AT COCHIN PORT TRUST                                         | SHIPPING AND PORTS          | RVNL                   | 03/2007                         | 04/2009                                        | 08/2016                                           | 245.67                         | 409.83                             | 350.68                                    | 66.82               | 88                       |
|      | MADHYA PRADESH                                                                                        | MADHYA PRADESH              | MADHYA PRADESH         | MADHYA PRADESH                  | MADHYA PRADESH                                 | MADHYA PRADESH                                    | MADHYA PRADESH                 | MADHYA PRADESH                     | MADHYA PRADESH                            | MADHYA PRADESH      | MADHYA PRADESH           |
| 130  | NIGAHI OC EXPANSION PROJECT 10 MTY TO 15 MTY, SINGRAULI                                               | COAL                        | NCL                    | 10/2007                         | 03/2012                                        | 03/2017                                           | 259.40                         | 486.57                             | 158.12                                    | 87.58               | 60                       |
| 131  | EXPANSION OF MALANJKHAND MINE- DEVELOPMENT OF UNDERGROUND MINE UNDER EXISTING OPEN CAST MINE OF CAPAC | MINES                       | HCL                    | 09/2011                         | 09/2017                                        | 04/2020                                           | 1856.00                        | 1176.00                            | 11.08                                     | -36.64              | 31                       |
| 132  | BHOPAL BINA 3D LINE DOUBLING                                                                          | RAILWAYS                    | RVNL                   | 09/2007                         | 03/2010                                        | 06/2017                                           | 687.20                         | 950.00                             | 0.00                                      | 38.24               | 87                       |
| 133  | FOUR LANING OF GWALIOR-SHIVPURI                                                                       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 05/2013                         | 11/2015                                        | 06/2016                                           | 1055.00                        | 1055.00                            | 1328.85                                   | 0.00                | 7                        |
| 134  | INDORE-DEWAS(NH-3)                                                                                    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 11/2010                         | 05/2013                                        | 09/2016                                           | 325.00                         | 325.00                             | 474.22                                    | 0.00                | 40                       |
| 135  | INDORE-JHABUA-GUJRAT/MP                                                                               | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 10/2010                         | 04/2013                                        | 10/2016                                           | 1175.00                        | 1175.00                            | 1206.00                                   | 0.00                | 42                       |
| 136  | SIDHI TO SINGRAULI SECTION OF NH-75E (4L) IN MP                                                       | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 11/2011                         | 09/2015                                        | 08/2016                                           | 871.15                         | 871.15                             | 393.88                                    | 0.00                | 11                       |
| 137  | SATANA-BELA SECTION OF NH-75(4L) IN MP                                                                | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 01/2012                         | 08/2015                                        | 09/2016                                           | 320.48                         | 320.48                             | 192.55                                    | 0.00                | 13                       |
| 138  | CONSTRUCTION OF CENTRAL ACADEMY FOR POLICE TRAINING (CAPT) BHOPAL                                     | URBAN DEVELOPMENT           | CPWD                   | 12/2012                         | 12/2014                                        | 03/2017                                           | 188.87                         | 188.87                             | 10254.28                                  | 0.00                | 27                       |
|      | MAHARASHTRA                                                                                           | MAHARASHTRA                 | MAHARASHTRA            | MAHARASHTRA                     | MAHARASHTRA                                    | MAHARASHTRA                                       | MAHARASHTRA                    | MAHARASHTRA                        | MAHARASHTRA                               | MAHARASHTRA         | MAHARASHTRA              |
| 139  | NEW SEWAGE TREATMENT PLANT PACKAGE, RCF TROMBAY                                                       | FERTILISERS                 | RCF                    | 10/2014                         | 11/2016                                        | 09/2017                                           | 197.79                         | 209.44                             | 68.56                                     | 5.89                | 10                       |
| 140  | DE-BOTTLENECKING OF SMPL                                                                              | PETROLEUM                   | IOCL                   | 12/2009                         | 08/2015                                        | 06/2016                                           | 1584.00                        | 1584.00                            | 1193.37                                   | 0.00                | 10                       |
| 141  | RECONSTRUCTION OF BPA AND BPB PLATFORMS                                                               | PETROLEUM                   | ONGC                   | 03/2013                         | 04/2015                                        | 12/2016                                           | 1138.50                        | 686.58                             | 0.00                                      | -39.69              | 20                       |
| 142  | DEVELOPMENT OF C-26 CLUSTER FIELDS                                                                    | PETROLEUM                   | ONGC                   | 03/2012                         | 05/2014                                        | 03/2017                                           | 2592.17                        | 2592.17                            | 1251.65                                   | 0.00                | 34                       |
| 143  | INTEGRATED DEVELOPMENT OF B-127 FIELDS                                                                | PETROLEUM                   | ONGC                   | 12/2011                         | 03/2015                                        | 03/2018                                           | 2059.63                        | 2665.65                            | 1351.65                                   | 29.42               | 36                       |

| SN      | PROJECT                                                                             | SECTOR                      | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATE D (Rs. In crore)   | CUMULATIV E EXPENDITU RE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|---------|-------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-------------------------------------------|---------------------|--------------------------|
| 144     | CONVERSION OF RIG SAGAR SAMRAT TO MOBILE OFFSHORE PRODUCTION UNIT(MOPS)             | PETROLEUM                   | ONGC                   | 03/2011                         | 05/2013                                        | 12/2016                                           | 861.79                         | 1256.72                            | 1055.36                                   | 45.83               | 43                       |
| 145     | MOUDA STPP STAGE 2                                                                  | POWER                       | NTPC                   | 03/2012                         | 09/2016                                        | 12/2016                                           | 7921.47                        | 7921.47                            | 5507.00                                   | 0.00                | 3                        |
| 146     | SOLAPUR STPP                                                                        | POWER                       | NTPC                   | 03/2012                         | 11/2016                                        | 08/2017                                           | 9395.18                        | 9395.18                            | 6465.00                                   | 0.00                | 9                        |
| 147     | WESTERN REGION STRENGTHENING SCHEME-V                                               | POWER                       | PGCIL                  | 12/2007                         | 09/2010                                        | 03/2017                                           | 477.69                         | 738.48                             | 603.59                                    | 54.59               | 78                       |
| 148     | RUNNING OF 12 CAR TRAINS ON HARBOUR LINE                                            | RAILWAYS                    | MRTP                   | 04/2012                         | 04/2016                                        | 03/2017                                           | 714.10                         | 714.10                             | 65.20                                     | 0.00                | 11                       |
| 149     | MUMBAI URBAN TRANSPORT PROJECT PHASE-II                                             | RAILWAYS                    | MRTP                   | 04/2008                         | 03/2014                                        | 03/2019                                           | 5300.00                        | 7986.04                            | 2423.55                                   | 50.68               | 60                       |
| 150     | 4-LANING OF SOLAPUR - MAHARASHTRA/ KARNATKA SECTION                                 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 06/2014                         | 11/2016                                        | 12/2016                                           | 923.04                         | 923.04                             | 322.35                                    | 0.00                | 1                        |
| 151     | WIDENING OF KHED-SINNAR STRETCH OF PUNE NASHIK SECTION OF NH-50                     | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 05/2013                         | 02/2014                                        | 08/2016                                           | 1348.20                        | 1348.20                            | 1411.60                                   | 0.00                | 30                       |
| 152     | PANVEL-INDAPUR                                                                      | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2011                         | 06/2014                                        | 12/2016                                           | 942.69                         | 942.69                             | 347.50                                    | 0.00                | 30                       |
| 153     | PUNE-SATARA(NH-4)                                                                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 10/2010                         | 03/2013                                        | 12/2016                                           | 1724.55                        | 1724.55                            | 1861.80                                   | 0.00                | 45                       |
| 154     | PIMPALGAON-NASIK-GONDE, NH-3 (NHDP- PHASE-III)                                      | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2005                         | 07/2012                                        | 05/2017                                           | 940.00                         | 940.00                             | 1415.36                                   | 0.00                | 58                       |
| 155     | FOUR LANING FROM MPMAHARASHTRA BORDER TO NAGPUR IC KAMPTEE KANOON AND NAGPUR BYPASS | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2010                         | 06/2012                                        | 03/2018                                           | 1170.52                        | 1170.52                            | 2041.03                                   | 0.00                | 69                       |
| 156     | INSTALLATION OF 45MVA SAF T WITH OTHER ASSOCIATED FACILITIES                        | STEEL                       | SAIL                   | 12/2011                         | 10/2013                                        | 06/2016                                           | 187.33                         | 187.33                             | 177.22                                    | 0.00                | 32                       |
| 157     | CONSTRUCTION OF NISM CAMPUS AT PATALGANGA RASAYANI DISTT RAIGADH MAHARASTRA         | URBAN DEVELOPMENT           | CPWD                   | 12/2012                         | 06/2015                                        | 11/2016                                           | 315.00                         | 315.00                             | 192.10                                    | 0.00                | 17                       |
| 158     | OFFICE BUILDING FOR INCOME TAX DEPARTMENT ON PLOT NO C- 41-43 G BLOCK BANDRA        | URBAN DEVELOPMENT           | CPWD                   | 02/2011                         | 11/2014                                        | 03/2017                                           | 241.33                         | 241.33                             | 93.43                                     | 0.00                | 28                       |
| 159     | UPGRADATION OF NATIONAL FIRE SERVICES COLLEGE AT NAGPUR MAHARASTRA                  | URBAN DEVELOPMENT           | CPWD                   | 06/2010                         | 03/2012                                        | 03/2017                                           | 205.00                         | 191.97                             | 0.00                                      | -6.36               | 60                       |
| MANIPUR | MANIPUR                                                                             | MANIPUR                     | MANIPUR                | MANIPUR                         | MANIPUR                                        | MANIPUR                                           | MANIPUR                        | MANIPUR                            | MANIPUR                                   | MANIPUR             | MANIPUR                  |

| SN   | PROJECT                                                                                | SECTOR                      | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATE D (Rs. In crore)   | CUMULATIV E EXPENDITU RE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|------|----------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-------------------------------------------|---------------------|--------------------------|
| 160  | JIRIBAM TO IMPHAL (TUPUI)(NL)(NEFR)                                                    | RAILWAYS                    | NFR                    | 04/2003                         | 03/2011                                        | 03/2019                                           | 727.56                         | 6570.75                            | 2023.82                                   | 803.12              | 96                       |
| 161  | NIT ACADEMIC BUILDING AT IMPHAL MANIPUR                                                | URBAN DEVELOPMENT           | CPWD                   | 02/2014                         | 03/2015                                        | 10/2017                                           | 216.69                         | 216.69                             | 17.54                                     | 0.00                | 31                       |
|      | MEGHALAYA                                                                              | MEGHALAYA                   | MEGHALAYA              | MEGHALAYA                       | MEGHALAYA                                      | MEGHALAYA                                         | MEGHALAYA                      | MEGHALAYA                          | MEGHALAYA                                 | MEGHALAYA           | MEGHALAYA                |
| 162  | JORBAT - BARAPANI                                                                      | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 01/2011                         | 01/2014                                        | 06/2017                                           | 536.00                         | 536.00                             | 687.42                                    | 0.00                | 41                       |
|      | MIZORAM                                                                                | MIZORAM                     | MIZORAM                | MIZORAM                         | MIZORAM                                        | MIZORAM                                           | MIZORAM                        | MIZORAM                            | MIZORAM                                   | MIZORAM             | MIZORAM                  |
| 163  | TUIRIAL HYDRO ELECTRIC PROJECT (60MW)                                                  | POWER                       | NEEPCO                 | 07/1998                         | 07/2006                                        | 03/2017                                           | 368.72                         | 1441.52                            | 1036.04                                   | 290.95              | 128                      |
| 164  | BHAIRABI SAIRONG, NL, NEFR                                                             | RAILWAYS                    | NFR                    | 04/2008                         | 04/2014                                        | 03/2018                                           | 619.34                         | 2820.25                            | 171.50                                    | 355.36              | 47                       |
|      | MULTI STATE                                                                            | MULTI STATE                 | MULTI STATE            | MULTI STATE                     | MULTI STATE                                    | MULTI STATE                                       | MULTI STATE                    | MULTI STATE                        | MULTI STATE                               | MULTI STATE         | MULTI STATE              |
| 165  | NATIONAL AUTOMOTIVE TESTING AND RD INFRASTRUCTURE PROJECT (NATRIP)                     | HEAVY INDUSTRY              | NATIS                  | 04/2011                         | 09/2011                                        | 12/2017                                           | 1718.00                        | 3827.30                            | 2289.00                                   | 122.78              | 75                       |
| 166  | CRU TO ISOMERIZATION (ISOM)                                                            | PETROLEUM                   | BPCL                   | 10/2011                         | 11/2016                                        | 12/2016                                           | 725.00                         | 725.00                             | 260.57                                    | 0.00                | 1                        |
| 167  | VKPL UPGRADATION AND LAYING OF SPURLINE (TO BHILWARA AND CHITTORGARH)                  | PETROLEUM                   | GAIL                   | 12/2009                         | 06/2011                                        | 10/2016                                           | 463.32                         | 463.32                             | 342.64                                    | 0.00                | 64                       |
| 168  | PHUPLUR-HALDIA PIPELINE PROJECT PHASE-I                                                | PETROLEUM                   | GAIL                   | 07/2009                         | 01/2013                                        | 12/2018                                           | 3957.00                        | 3561.00                            | 147.80                                    | -10.01              | 71                       |
| 169  | KOCHI-KOOTANAD BANGALORE MANGALORE PIPELINE PROJECT                                    | PETROLEUM                   | GAIL                   | 06/2009                         | 12/2012                                        | 02/2019                                           | 2915.00                        | 2915.00                            | 1381.75                                   | 0.00                | 74                       |
| 170  | URAN CHAKAN SHIKRAPUR LPG PIPELINE                                                     | PETROLEUM                   | HPCL                   | 12/2009                         | 10/2014                                        | 03/2017                                           | 309.81                         | 462.79                             | 282.55                                    | 49.38               | 29                       |
| 171  | PARADIP LPG IMPORT FACILITY                                                            | PETROLEUM                   | IOCL                   | 01/2015                         | 07/2018                                        | 12/2018                                           | 690.00                         | 690.00                             | 0.00                                      | 0.00                | 5                        |
| 172  | AUGMENTATION OF PARADIP HALDIA BARAUNI PIPELINE                                        | PETROLEUM                   | IOCL                   | 08/2011                         | 08/2015                                        | 06/2016                                           | 586.00                         | 586.00                             | 295.67                                    | 0.00                | 10                       |
| 173  | PARADIP HALDIA DURGAPUR LPG PIPELINE                                                   | PETROLEUM                   | IOCL                   | 02/2011                         | 08/2015                                        | 03/2017                                           | 913.00                         | 913.00                             | 379.89                                    | 0.00                | 19                       |
| 174  | PARADIP-RAIPUR- RANCHI PIPELINE                                                        | PETROLEUM                   | IOCL                   | 08/2009                         | 09/2012                                        | 06/2016                                           | 1793.00                        | 1793.00                            | 1087.70                                   | 0.00                | 45                       |
| 175  | SECONDARY TANK FARM WITH DEHYDRATION FACILITY AND EFFLUENT TREATMENT PLANT AT MADHUBAN | PETROLEUM                   | OIL                    | 07/2011                         | 03/2017                                        | 05/2018                                           | 352.56                         | 450.55                             | 10.60                                     | 27.79               | 14                       |
| 176  | PURCHASE OF 2 NOS. OF 2000 HP DRILLING RIG                                             | PETROLEUM                   | OIL                    | 04/2010                         | 06/2012                                        | 08/2016                                           | 270.00                         | 251.66                             | 172.53                                    | -6.79               | 50                       |
| 177  | INTEGRATED DEVELOPMENT OF VASHISTA AND S-1 FIELDS                                      | PETROLEUM                   | ONGC                   | 05/2013                         | 04/2016                                        | 12/2017                                           | 4124.35                        | 4124.35                            | 738.42                                    | 0.00                | 20                       |
| 178  | DEVELOPMENT OF SHALLOW WATER WELLS IN EASTERN OFFSHORE                                 | PETROLEUM                   | ONGC                   | 04/2013                         | 04/2015                                        | 05/2017                                           | 284.82                         | 284.82                             | 7.98                                      | 0.00                | 25                       |
| 179  | IOR OF B-173A FIELD                                                                    | PETROLEUM                   | ONGC                   | 01/2012                         | 03/2014                                        | 12/2016                                           | 352.49                         | 352.49                             | 181.39                                    | 0.00                | 33                       |
| 180  | DEVELOPMENT OF WESTERN PERIPHERY OF MH SOUTH FIELD                                     | PETROLEUM                   | ONGC                   | 04/2012                         | 12/2014                                        | 03/2018                                           | 600.17                         | 600.17                             | 375.14                                    | 0.00                | 39                       |

|   SN | PROJECT                                                                                             | SECTOR    | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATE D (Rs. In crore) |   CUMULATIV E EXPENDITU RE (Rs. In crore) |   COST OVERRUN^ (%) |   TIME OVERRUN$ (MONTHS) |
|------|-----------------------------------------------------------------------------------------------------|-----------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-------------------------------------------|---------------------|--------------------------|
|  181 | CONSTRUCTION OF 12 OFFSHORE SUPPLY VESSELS(OSV)                                                     | PETROLEUM | ONGC                   | 06/2007                         | 09/2011                                        | 03/2017                                           |                         736.65 |                             736.65 |                                    514.71 |                   0 |                       66 |
|  182 | TRANSMISSION SYSTEM ASSOCIATED WITH MAUDA STAGE-II                                                  | POWER     | PGCIL                  | 09/2013                         | 05/2016                                        | 09/2016                                           |                        1575.3  |                            1575.3  |                                    947    |                   0 |                        4 |
|  183 | INSTALLATION OF BUS RECTOR AND ICT IN WESTERN REGION                                                | POWER     | PGCIL                  | 05/2014                         | 07/2016                                        | 12/2016                                           |                         303.07 |                             303.07 |                                     55.2  |                   0 |                        5 |
|  184 | NORTHERN REGION SYSTEM STRENGTHENING SCHEME-XXV                                                     | POWER     | PGCIL                  | 09/2013                         | 03/2016                                        | 09/2016                                           |                         680.69 |                             680.69 |                                    501.79 |                   0 |                        6 |
|  185 | AUGMENTATION OF TRANSFORMERS IN NORTHERN REGION - PART B                                            | POWER     | PGCIL                  | 03/2014                         | 03/2016                                        | 09/2016                                           |                         155.57 |                             155.57 |                                     24.8  |                   0 |                        6 |
|  186 | EASTERN REGION STRENGTHENING SCHEME-V                                                               | POWER     | PGCIL                  | 10/2013                         | 04/2016                                        | 12/2016                                           |                        1364.52 |                            1364.52 |                                    669.04 |                   0 |                        8 |
|  187 | NORTHERN REGION SYSTEM STRENGTHENING SCHEME - XXX                                                   | POWER     | PGCIL                  | 02/2014                         | 06/2016                                        | 03/2017                                           |                         539.82 |                             539.82 |                                    155.5  |                   0 |                        9 |
|  188 | NORTHERN REGION SYSTEM STRENGHENING SCHEME - XXXII                                                  | POWER     | PGCIL                  | 02/2014                         | 06/2016                                        | 03/2017                                           |                         908.08 |                             908.08 |                                    355.1  |                   0 |                        9 |
|  189 | EASTERN REGION STRENGTHENING SCHEME -IX                                                             | POWER     | PGCIL                  | 02/2014                         | 02/2016                                        | 12/2016                                           |                         196.58 |                             196.58 |                                     34.3  |                   0 |                       10 |
|  190 | INSTALLATION OF STATCOMS IN WESTERN REGION                                                          | POWER     | PGCIL                  | 03/2015                         | 09/2017                                        | 07/2018                                           |                        1071.24 |                            1071.24 |                                      0.7  |                   0 |                       10 |
|  191 | UNIFIED REAL TIME DYNAMIC STATE MEASUREMENT PHASE-I                                                 | POWER     | PGCIL                  | 01/2014                         | 04/2016                                        | 03/2017                                           |                         374.63 |                             374.63 |                                     25.9  |                   0 |                       11 |
|  192 | NORTHERN REGION SYSTEM STRENGTHENING SCHEME-XXVIII                                                  | POWER     | PGCIL                  | 09/2012                         | 05/2015                                        | 06/2016                                           |                         524.4  |                             524.4  |                                    351.52 |                   0 |                       13 |
|  193 | COMMON TR. SYS. ASSOCIATED WITH EAST COAST AND NCC POWER PROJECTS IN SRIKAKULAM AREA A.P. PART- C   | POWER     | PGCIL                  | 03/2013                         | 06/2015                                        | 08/2016                                           |                         514.2  |                             514.2  |                                    377.4  |                   0 |                       14 |
|  194 | COMMON SYSTEM ASSOCIATED WITH EAST COAST ENERGY PVT. LTD. AND NCC POWER PROJECTS LTD. LTOA GENERATI | POWER     | PGCIL                  | 06/2012                         | 06/2015                                        | 08/2016                                           |                        1909.24 |                            1909.24 |                                   1131.93 |                   0 |                       14 |
|  195 | COMMON SYS. ASSOCIATED WITH EAST COAST ENERGY PVT LTD AND NCC POWER PROJECTS LTD LTOA GEN PART- B   | POWER     | PGCIL                  | 03/2013                         | 12/2015                                        | 06/2017                                           |                        2514.88 |                            2514.88 |                                   1150.35 |                   0 |                       18 |
|  196 | TR. SYS. FOR PHASE-I PROJ. IN JHARKHAN AND WEST BENGAL PART-B                                       | POWER     | PGCIL                  | 02/2012                         | 10/2014                                        | 06/2016                                           |                        3201.44 |                            3201.44 |                                   3282.11 |                   0 |                       20 |
|  197 | TR SYSTEM FOR PHASE-I GENERATION PROJECTS IN JHARKHAND AND WEST BENGAL-PART-A2                      | POWER     | PGCIL                  | 12/2011                         | 08/2014                                        | 05/2016                                           |                        2422.66 |                            2422.66 |                                   2477.66 |                   0 |                       21 |

| SN                               | PROJECT                                                                           | SECTOR                      | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATE D (Rs. In crore) |   CUMULATIV E EXPENDITU RE (Rs. In crore) |   COST OVERRUN^ (%) |   TIME OVERRUN$ (MONTHS) |
|----------------------------------|-----------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-------------------------------------------|---------------------|--------------------------|
| 198                              | NORTHERN REGION SYSTEM STRENGTHENING SCHEME-XXIV                                  | POWER                       | PGCIL                  | 11/2011                         | 11/2014                                        | 09/2016                                           |                         723.63 |                             723.63 |                                    685.62 |                0    |                       22 |
| 199                              | ESTABLISHMENT OF FIBER OPTIC COMMUNICATION SYSTEM IN NORTHERN REGION              | POWER                       | PGCIL                  | 03/2012                         | 09/2014                                        | 09/2016                                           |                         198.63 |                             198.63 |                                    108.13 |                0    |                       24 |
| 200                              | SYTEM STRENGTHENING OF SOUTHERN REGION - XIV                                      | POWER                       | PGCIL                  | 12/2011                         | 08/2014                                        | 09/2016                                           |                         297.33 |                             346.79 |                                    313.27 |               16.63 |                       25 |
| 201                              | SYTEM STRENGTHENING XIII OF SR GRID                                               | POWER                       | PGCIL                  | 10/2011                         | 06/2014                                        | 03/2017                                           |                         487.49 |                             639.46 |                                    448.22 |               31.17 |                       33 |
| 202                              | NORTHERN REGION SYSTEM STRENGTHENING SCHEME-XXI                                   | POWER                       | PGCIL                  | 08/2010                         | 04/2013                                        | 06/2016                                           |                        1677.57 |                            1677.57 |                                   1477.82 |                0    |                       38 |
| 203                              | NORTHERN REGION SYSTEM STRENGHENING SCHEME XVI                                    | POWER                       | PGCIL                  | 07/2010                         | 07/2013                                        | 09/2016                                           |                         752.64 |                             689.03 |                                    566.02 |               -8.45 |                       38 |
| 204                              | TRANSMISSION SYSTEM FOR TRANSFER OF POWER FROM GEN.PROJ IN SIKKIM TO NR/WR PART-A | POWER                       | PGCIL                  | 05/2010                         | 01/2013                                        | 06/2016                                           |                         250.03 |                             390.51 |                                    256.3  |               56.19 |                       41 |
| 205                              | NORTHERN REGION TRANSMISSION STRENGTHENING SCHEME                                 | POWER                       | PGCIL                  | 03/2010                         | 11/2012                                        | 05/2016                                           |                         965.58 |                             965.58 |                                    789.74 |                0    |                       42 |
| 206                              | SYSTEM STRENGTHENING IN NR FOR SASAN AND MUNDRA (UMPP)                            | POWER                       | PGCIL                  | 12/2009                         | 08/2012                                        | 09/2016                                           |                        1216.83 |                            1216.83 |                                   1075.29 |                0    |                       49 |
| 207                              | NORTHERN REGION SYSTEM STRENGHTENING SCHEME-XIX                                   | POWER                       | PGCIL                  | 02/2009                         | 02/2012                                        | 06/2016                                           |                         410.29 |                             410.29 |                                    386.37 |                0    |                       52 |
| 208                              | NORTH- EAST NORTH WESTERN INTERCONNECTOR I PROJECT                                | POWER                       | PGCIL                  | 02/2009                         | 08/2013                                        | 12/2017                                           |                       11130.2  |                           13762.8  |                                  11798.9  |               23.65 |                       52 |
| 209                              | TR. SYSTEM ASSOCIATED WITH MUNDRA ULTRA MEGA POWER PROJECT                        | POWER                       | PGCIL                  | 10/2008                         | 10/2012                                        | 03/2017                                           |                        4824.12 |                            4824.12 |                                   4315.78 |                0    |                       53 |
| 210                              | TRANSMISSION SYSTEM ASSOCIATED WITH PALLATANA GBPP and BPTS.                      | POWER                       | PGCIL                  | 02/2010                         | 12/2012                                        | 06/2017                                           |                        2144    |                            2932.88 |                                   2324.8  |               36.79 |                       54 |
| 211                              | EASTERN REGION STRENGTHENING SCHEME-III                                           | POWER                       | PGCIL                  | 07/2010                         | 11/2012                                        | 06/2017                                           |                        1272.8  |                            1731.1  |                                   1290.13 |               36.01 |                       55 |
| 212                              | SYSTEM STRENGTHENING XII OF SR                                                    | POWER                       | PGCIL                  | 02/2010                         | 06/2012                                        | 03/2017                                           |                         232.34 |                             232.34 |                                    219.59 |                0    |                       57 |
| 213                              | NORTHERN REGION SYSTEM STRENGHTENING SCHEME-XVIII                                 | POWER                       | PGCIL                  | 02/2009                         | 11/2011                                        | 09/2016                                           |                         509.66 |                             509.66 |                                    574.16 |                0    |                       58 |
| 214                              | NEW MAYNAGURI TO JOGIGHOPA VIA CHANGRABANDHA (NL),NEFR                            | RAILWAYS                    | NFR                    | 04/2000                         | 12/2008                                        | 03/2018                                           |                         733    |                            2531.34 |                                   1552.33 |              245.34 |                      111 |
| 215 # GONDIA-JABALPUR(GC),(SECR) | 215 # GONDIA-JABALPUR(GC),(SECR)                                                  | RAILWAYS                    | SECR                   | 02/1997                         | 03/1998                                        | 12/2019                                           |                         386.3  |                            1544.4  |                                      0    |              299.79 |                      261 |
| 216                              | DELHI AGRA APPROVED LENGTH 180.0 KM                                               | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 10/2012                         | 04/2015                                        | 01/2017                                           |                        1928.22 |                            1928.22 |                                   1681.02 |                0    |                       21 |
| 217                              | 4 LANING OF NAGPUR-BETUL                                                          | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2011                         | 08/2014                                        | 12/2016                                           |                        2498.76 |                            2498.76 |                                   2488.49 |                0    |                       28 |

| SN   | PROJECT                                                                                             | SECTOR                      | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATE D (Rs. In crore)   | CUMULATIV E EXPENDITU RE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|------|-----------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-------------------------------------------|---------------------|--------------------------|
| 218  | VARANASI-AURANGABAD KM.786 TO KM.978.40                                                             | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 09/2011                         | 03/2014                                        | 04/2017                                           | 2848.00                        | 2848.00                            | 642.56                                    | 0.00                | 37                       |
| 219  | MUZAFFARNAGAR-HARIDWAR                                                                              | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 09/2011                         | 03/2013                                        | 12/2016                                           | 754.00                         | 754.00                             | 1086.07                                   | 0.00                | 45                       |
| 220  | SURAT- DAHISAR(SIX LANE) KM 263 TO KM 502                                                           | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2009                         | 08/2011                                        | 12/2016                                           | 1693.75                        | 1693.75                            | 2675.28                                   | 0.00                | 64                       |
| 221  | DHOLPUR - MORENA SECTION (INCLUDING CHAMBOL BRIDGE) NH-3                                            | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 09/2010                                        | 06/2016                                           | 232.45                         | 232.45                             | 343.71                                    | 0.00                | 69                       |
| 222  | NETWORK FOR SPECTRUM (NFS) OFC LAYING PROJECT, PACKAGE F AND G, A PART OF INTELLIGENT FIBER OPTIC C | TELECOMMUNIC ATIONS         | ITI                    | 09/2014                         | 09/2014                                        | 03/2017                                           | 2111.17                        | 2011.17                            | 301.57                                    | -4.74               | 30                       |
|      | NAGALAND                                                                                            |                             |                        |                                 |                                                |                                                   |                                |                                    |                                           |                     |                          |
| 223  | NEW LINE FROM DIMAPUR TO ZUBZA(KOHIMA) NATIONAL PROJECT (NEFR)                                      | RAILWAYS                    | NFR                    | 04/2006                         | 03/2015                                        | 03/2020                                           | 850.00                         | 2973.42                            | 9.23                                      | 249.81              | 60                       |
|      | ODISHA                                                                                              |                             |                        |                                 |                                                |                                                   |                                |                                    |                                           |                     |                          |
| 224  | KANIHA OCP, MCL, (10.0 MTY)                                                                         | COAL                        | MCL                    | 12/2007                         | 03/2013                                        | 03/2017                                           | 457.77                         | 457.77                             | 229.76                                    | 0.00                | 48                       |
| 225  | HINGULA OC-II EXP. PH-III (15 MTY)                                                                  | COAL                        | MCL                    | 11/2008                         | 03/2013                                        | 03/2017                                           | 479.53                         | 479.53                             | 187.63                                    | 0.00                | 48                       |
| 226  | TALABIRA OCP                                                                                        | COAL                        | MCL                    | 03/2008                         | 03/2016                                        | 03/2020                                           | 447.72                         | 447.72                             | 52.36                                     | 0.00                | 48                       |
| 227  | ANANTA OC EXPANSION PH-III (15.0 MTY)                                                               | COAL                        | MCL                    | 08/2008                         | 03/2012                                        | 03/2017                                           | 207.28                         | 207.28                             | 198.11                                    | 0.00                | 60                       |
| 228  | GOPAL PRASAD OCP (15MTY)                                                                            | COAL                        | MCL                    | 02/2008                         | 03/2015                                        | 03/2021                                           | 395.87                         | 395.87                             | 76.74                                     | 0.00                | 72                       |
| 229  | BALRAM OCP EXTENSION,MCL 8.00 MTY                                                                   | COAL                        | MCL                    | 12/2007                         | 03/2010                                        | 03/2017                                           | 172.08                         | 172.08                             | 182.26                                    | 0.00                | 84                       |
| 230  | POLYPROPYLENE PLANT AT PARADIP REFINERY                                                             | PETROLEUM                   | IOCL                   | 03/2014                         | 09/2017                                        | 12/2017                                           | 3150.00                        | 3150.00                            | 197.31                                    | 0.00                | 3                        |
| 231  | PETCOKE EVACUATION PROJECT AT PARADIP REFINERY                                                      | PETROLEUM                   | IOCL                   | 03/2014                         | 03/2017                                        | 08/2017                                           | 238.50                         | 238.50                             | 23.30                                     | 0.00                | 5                        |
| 232  | KHURDA ROAD - BARANG 3RD LINE (DL) (ECOR)                                                           | RAILWAYS                    | RVNL                   | 04/2000                         | 03/2009                                        | 10/2016                                           | 133.41                         | 318.33                             | 0.00                                      | 138.61              | 91                       |
| 233  | CHAMPAJHARAN-BIMALGARH DOUBLING EXTENSION                                                           | RAILWAYS                    | SER                    | 04/2010                         | 03/2015                                        | 12/2016                                           | 149.90                         | 230.00                             | 54.96                                     | 53.44               | 21                       |
| 234  | SIX LANING OF CHANDIKHOL-JAGATPUR- BHUBANESWAR                                                      | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2011                         | 06/2014                                        | 03/2017                                           | 1047.00                        | 1047.00                            | 1629.85                                   | 0.00                | 33                       |
| 235  | PANIKHOLI-RIMOLI                                                                                    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2012                         | 09/2014                                        | 06/2017                                           | 1410.00                        | 1410.00                            | 1736.50                                   | 0.00                | 33                       |

| SN   | PROJECT                                                                                               | SECTOR                      | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATE D (Rs. In crore)   | CUMULATIV E EXPENDITU RE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|------|-------------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-------------------------------------------|---------------------|--------------------------|
| 236  | NIROLI-ROXY-RAJAMUNDA                                                                                 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 07/2011                         | 01/2014                                        | 12/2016                                           | 586.00                         | 586.00                             | 160.54                                    | 0.00                | 35                       |
| 237  | BHUBANESWAR TO PURI                                                                                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2011                         | 08/2013                                        | 12/2016                                           | 500.29                         | 500.29                             | 875.45                                    | 0.00                | 40                       |
| 238  | WIDENING TO 2 LANE AND IMPROVEMENT VIJAYWADA RANCI ROUTE FROM KM 377- 700 TO 471-900 (BERHMAPUR-TAPTA | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 12/2011                         | 08/2015                                        | 03/2018                                           | 191.08                         | 191.08                             | 0.00                                      | 0.00                | 31                       |
| 239  | UPGRADATION OF BLAST FURNACE-1 AT RSP                                                                 | STEEL                       | SAIL                   | 06/2014                         | 04/2016                                        | 09/2016                                           | 708.91                         | 708.91                             | 428.06                                    | 0.00                | 5                        |
|      | PUNJAB                                                                                                | PUNJAB                      | PUNJAB                 | PUNJAB                          | PUNJAB                                         | PUNJAB                                            | PUNJAB                         | PUNJAB                             | PUNJAB                                    | PUNJAB              | PUNJAB                   |
| 240  | JALANDHAR - AMRITSAR                                                                                  | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 01/2014                         | 01/2016                                        | 03/2017                                           | 523.85                         | 523.85                             | 89.07                                     | 0.00                | 14                       |
|      | RAJASTHAN                                                                                             | RAJASTHAN                   | RAJASTHAN              | RAJASTHAN                       | RAJASTHAN                                      | RAJASTHAN                                         | RAJASTHAN                      | RAJASTHAN                          | RAJASTHAN                                 | RAJASTHAN           | RAJASTHAN                |
| 241  | RAJASTHAN ATOMIC POWER PROJECT -7 AND 8 (2X700 MW)                                                    | ATOMIC ENERGY               | NPCIL                  | 10/2009                         | 12/2016                                        | 12/2019                                           | 12320.00                       | 12320.00                           | 6302.00                                   | 0.00                | 36                       |
| 242  | 50 MWCAPACITY WIND POWER PROJECT UNDER PHASE II                                                       | PETROLEUM                   | HPCL                   | 11/2011                         | 03/2013                                        | 01/2017                                           | 310.00                         | 370.00                             | 17.76                                     | 19.35               | 46                       |
| 243  | WIND POWER PROJECT AT LAKHMANA IN JAISALMER (RAJASTHAN) 50MW                                          | POWER                       | NHPC                   | 02/2015                         | 02/2016                                        | 05/2016                                           | 302.49                         | 302.49                             | 273.44                                    | 0.00                | 3                        |
| 244  | 4 - LANING OF RAJSAMAND-GANGAPUR- BHILWARA                                                            | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 10/2013                         | 04/2016                                        | 06/2016                                           | 677.79                         | 677.79                             | 878.97                                    | 0.00                | 2                        |
| 245  | 2-LANING WITH PS BHILWARA-LODPURA SECTION                                                             | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2014                         | 03/2016                                        | 06/2016                                           | 240.10                         | 240.10                             | 158.65                                    | 0.00                | 3                        |
| 246  | WIDENING AND STRENGTHENING TO 2- LANE WITH PS OF NIMBI JODHA-DEGANA- MERTA CITY SECTION               | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 01/2014                         | 01/2016                                        | 06/2016                                           | 368.15                         | 368.15                             | 184.28                                    | 0.00                | 5                        |
| 247  | 2-LANING WITH PS LAMBIA-JAITRAN- RAIPUR                                                               | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 01/2014                         | 12/2015                                        | 06/2016                                           | 158.04                         | 158.04                             | 117.97                                    | 0.00                | 6                        |
| 248  | 4 LANING OF GOMTI CHAURAHA - UDAIPUR                                                                  | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2012                         | 10/2015                                        | 06/2016                                           | 914.50                         | 914.50                             | 1128.25                                   | 0.00                | 8                        |
| 249  | REENGUS SIKAR                                                                                         | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2012                         | 09/2014                                        | 06/2016                                           | 333.51                         | 333.51                             | 226.96                                    | 0.00                | 21                       |

| SN         | PROJECT                                                                                              | SECTOR                      | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATE D (Rs. In crore)   | CUMULATIV E EXPENDITU RE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|------------|------------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-------------------------------------------|---------------------|--------------------------|
| 250        | BEAWAR PALI PINDWARA                                                                                 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2011                         | 06/2014                                        | 06/2016                                           | 2388.51                        | 2388.00                            | 2490.61                                   | -0.02               | 24                       |
| 251        | JAIPUR-REENGUS                                                                                       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 08/2010                         | 02/2013                                        | 06/2016                                           | 267.81                         | 267.81                             | 699.60                                    | 0.00                | 40                       |
| 252        | DEOLI-KOTA                                                                                           | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 01/2011                         | 07/2013                                        | 12/2016                                           | 593.00                         | 593.00                             | 1038.84                                   | 0.00                | 41                       |
| 253        | GURGAON - KOTPUTLI - JAIPUR (SIX LANE)                                                               | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2008                         | 10/2011                                        | 06/2016                                           | 1673.70                        | 1673.70                            | 2946.14                                   | 0.00                | 56                       |
| 254        | CHAMBAL BRIDGE, NH-76 (RJ-5)                                                                         | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 02/2010                                        | 05/2017                                           | 275.00                         | 281.31                             | 178.26                                    | 2.29                | 87                       |
| 255        | DEVELOPMENT OF PERMANENT CAMPUS FOR IIT JODHPUR (PHASE-1),AT KARWAR,NH-65,JODHPUR RAJASTHAN          | URBAN DEVELOPMENT           | CPWD                   | 08/2014                         | 03/2015                                        | 03/2017                                           | 350.02                         | 350.02                             | 128.26                                    | 0.00                | 24                       |
| SIKKIM     | SIKKIM                                                                                               | SIKKIM                      | SIKKIM                 | SIKKIM                          | SIKKIM                                         | SIKKIM                                            | SIKKIM                         | SIKKIM                             | SIKKIM                                    | SIKKIM              | SIKKIM                   |
| 256        | CONSTRUCTION OF NEW AIRPORT AT PAKYONG(SIKKIM) AIRPORT                                               | CIVIL AVIATION              | AAI                    | 01/2009                         | 01/2011                                        | 09/2017                                           | 309.46                         | 309.46                             | 338.57                                    | 0.00                | 80                       |
| 257        | SEVOK RANGPO, NEFR                                                                                   | RAILWAYS                    | NFR                    | 04/2008                         | 12/2015                                        | 03/2020                                           | 1339.48                        | 4190.00                            | 82.80                                     | 212.81              | 51                       |
| TAMIL NADU | TAMIL NADU                                                                                           | TAMIL NADU                  | TAMIL NADU             | TAMIL NADU                      | TAMIL NADU                                     | TAMIL NADU                                        | TAMIL NADU                     | TAMIL NADU                         | TAMIL NADU                                | TAMIL NADU          | TAMIL NADU               |
| 258        | PROTOTYPE FAST BREEDER REACTOR (BHAVINI, 500 MWE)                                                    | ATOMIC ENERGY               | BHAVNI                 | 09/2003                         | 09/2010                                        | 09/2016                                           | 3492.00                        | 5677.00                            | 4933.84                                   | 62.57               | 72                       |
| 259        | KUDANKULAM APP (NPCIL)                                                                               | ATOMIC ENERGY               | NPCIL                  | 12/2001                         | 12/2008                                        | 05/2016                                           | 13171.00                       | 22462.00                           | 21626.00                                  | 70.54               | 89                       |
| 260        | WIND POWER PROJECT,KAZHUNEERKULAM,TAMILNADU                                                          | COAL                        | NLC                    | 04/2012                         | 10/2014                                        | 06/2016                                           | 364.75                         | 364.75                             | 206.86                                    | 0.00                | 20                       |
| 261        | NEYVELI NEW THERMAL POWER PROJECT(2X500 MW)                                                          | COAL                        | NLC                    | 06/2011                         | 12/2015                                        | 04/2018                                           | 5907.11                        | 5907.11                            | 1970.87                                   | 0.00                | 28                       |
| 262        | EXPANSION OF MINE-I (LEASE AREA) AND MINE-I A (3.0 TO 7.0 MTPA)                                      | COAL                        | NLC                    | 04/2013                         | 06/2015                                        | 08/2019                                           | 1458.17                        | 1458.17                            | 49.41                                     | 0.00                | 50                       |
| 263        | NEW CRUDE OIL PIPELINE PROJECT FROM CHENNAI PORT TO MANALI REFINERY                                  | PETROLEUM                   | CPCL                   | 05/2015                         | 11/2016                                        | 04/2017                                           | 257.87                         | 257.87                             | 36.05                                     | 0.00                | 5                        |
| 264        | RESID UPGRADATION PROJECT                                                                            | PETROLEUM                   | CPCL                   | 03/2013                         | 11/2015                                        | 11/2016                                           | 3110.36                        | 3110.36                            | 1768.00                                   | 0.00                | 12                       |
| 265        | COMMON SYSTEM ASSOCIATED WITH COASTAL ENERGEN PRIVATE LIMITED AND IND-BARATH POWER(MADRAS) LIMITED L | POWER                       | PGCIL                  | 09/2011                         | 09/2014                                        | 12/2016                                           | 1940.13                        | 1940.13                            | 2040.76                                   | 0.00                | 27                       |

| SN        | PROJECT                                                                        | SECTOR                      | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATE D (Rs. In crore)   | CUMULATIV E EXPENDITU RE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|-----------|--------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-------------------------------------------|---------------------|--------------------------|
| 266       | KUNADANKULAM APP TRANS SYSTEM (PGCIL)                                          | POWER                       | PGCIL                  | 05/2005                         | 11/2008                                        | 06/2017                                           | 1779.29                        | 2187.32                            | 1907.75                                   | 22.93               | 103                      |
| 267       | WALAJAPET POONAMALEE KM 106.8 TO KM 13.8                                       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 06/2013                         | 11/2015                                        | 10/2017                                           | 1287.95                        | 1287.95                            | 757.57                                    | 0.00                | 23                       |
| 268       | SIX LANNING OF HOSUR- KRISHNAGRI NH- 7 KM.33.130 TO KM.93.00                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 06/2011                         | 12/2013                                        | 06/2016                                           | 535.00                         | 535.00                             | 923.90                                    | 0.00                | 30                       |
| 269       | 2-LANING OF KRISHNAGIRI-TINDIVANAM (APPROVED LENHTH 170 KM)                    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2012                         | 04/2014                                        | 12/2016                                           | 624.00                         | 624.00                             | 350.79                                    | 0.00                | 32                       |
| 270       | DEVELOPMENT OF ADIQUATE ROAD CONNECTIVITY TO CHENNAI- ENNORE PORT CONNECTIVITY | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 06/2011                         | 06/2013                                        | 06/2016                                           | 600.00                         | 600.00                             | 312.80                                    | 0.00                | 36                       |
| 271       | CHENGAPALLI TO COIMBATORE BYPASS KM-102.035-144.740 KM                         | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 09/2010                         | 03/2013                                        | 06/2016                                           | 852.00                         | 852.00                             | 889.34                                    | 0.00                | 39                       |
| 272       | SIX LANNING OF KRISHNAGIRI- WALAJHAPET SECTION KM.0.00 TO KM.148.3 NH-46       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 09/2011                         | 12/2013                                        | 12/2017                                           | 1250.00                        | 1250.00                            | 1328.76                                   | 0.00                | 48                       |
| 273       | 2 LANING OF DINDIGUL - PERIGULAM THENI- KUMILI                                 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 09/2011                         | 08/2013                                        | 12/2017                                           | 485.00                         | 485.00                             | 308.23                                    | 0.00                | 52                       |
| 274       | TWO LANING OF TRICHY - KARAIKUDI AND TRYCHI BYPASS                             | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 05/2010                         | 05/2013                                        | 12/2017                                           | 374.00                         | 374.00                             | 237.46                                    | 0.00                | 55                       |
| 275       | CHENNAI-TADA(SIX LANE)                                                         | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2009                         | 10/2011                                        | 06/2016                                           | 353.37                         | 353.37                             | 365.08                                    | 0.00                | 56                       |
| 276       | ENNORE MANALI EXPRESS WAY,F/O SPECIAL PURPOSE VEHICLE (SPV)                    | SHIPPING AND PORTS          | PORT TRUST             | 10/2002                         | 03/2006                                        | 07/2016                                           | 150.00                         | 600.00                             | 139.80                                    | 300.00              | 124                      |
| 277       | CHENNAI METRO RAIL LTD (PHASE 1)                                               | URBAN DEVELOPMENT           | CMRL                   | 02/2009                         | 12/2015                                        | 08/2016                                           | 14600.00                       | 14600.00                           | 12669.25                                  | 0.00                | 8                        |
| 278       | STAGE I OF PHASE C/O PERMANENT CAMPUS FOR IIM                                  | URBAN DEVELOPMENT           | CPWD                   | 04/2014                         | 09/2016                                        | 01/2017                                           | 332.72                         | 332.72                             | 111.57                                    | 0.00                | 4                        |
| TELANGANA | TELANGANA                                                                      | TELANGANA                   | TELANGANA              | TELANGANA                       | TELANGANA                                      | TELANGANA                                         | TELANGANA                      | TELANGANA                          | TELANGANA                                 | TELANGANA           | TELANGANA                |
| 279       | RG OC -III EXTENSION (PHASE -II) PROJECT                                       | COAL                        | SCCL                   | 06/2012                         | 06/2015                                        | 03/2017                                           | 365.01                         | 365.01                             | 39.49                                     | 0.00                | 21                       |
| 280       | RKP OCP PHASE-I                                                                | COAL                        | SCCL                   | 03/2010                         | 03/2015                                        | 03/2017                                           | 209.78                         | 209.78                             | 87.97                                     | 0.00                | 24                       |
| 281       | RFR OF MANUGURU OC PROJECT                                                     | COAL                        | SCCL                   | 11/2012                         | 03/2016                                        | 03/2018                                           | 430.45                         | 486.27                             | 93.52                                     | 12.97               | 24                       |
| 282       | KALYANIKHANI OPENCAST PROJECT                                                  | COAL                        | SCCL                   | 07/2012                         | 07/2016                                        | 03/2019                                           | 417.33                         | 417.33                             | 28.27                                     | 0.00                | 32                       |

| SN    | PROJECT                                                                | SECTOR                      | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATE D (Rs. In crore)   | CUMULATIV E EXPENDITU RE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|-------|------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-------------------------------------------|---------------------|--------------------------|
| 283   | KISTARAM OCP                                                           | COAL                        | SCCL                   | 11/2010                         | 03/2015                                        | 03/2018                                           | 242.29                         | 242.29                             | 0.09                                      | 0.00                | 36                       |
| 284   | JALAGAM VENGALA RAO OCP-II                                             | COAL                        | SCCL                   | 07/2011                         | 03/2015                                        | 03/2018                                           | 447.06                         | 447.06                             | 85.33                                     | 0.00                | 36                       |
| 285   | RCE OF INDARAM OCP(1.20 MTPA)                                          | COAL                        | SCCL                   | 07/2011                         | 03/2015                                        | 03/2018                                           | 162.76                         | 162.76                             | 1.31                                      | 0.00                | 36                       |
| 286   | KAKATIYA LONGWALL                                                      | COAL                        | SCCL                   | 12/2008                         | 12/2012                                        | 03/2017                                           | 453.63                         | 453.63                             | 121.58                                    | 0.00                | 51                       |
| 287   | MANUGURU OC-II EXTENSION PHASE-II                                      | COAL                        | SCCL                   | 03/2010                         | 03/2012                                        | 03/2017                                           | 181.19                         | 181.19                             | 108.66                                    | 0.00                | 60                       |
| 288   | SHANTIKHANI LONGWALL PROJ-SCCL                                         | COAL                        | SCCL                   | 10/2006                         | 03/2012                                        | 03/2018                                           | 249.03                         | 249.03                             | 119.06                                    | 0.00                | 72                       |
| 289   | RAMAGUNDAM OC-II EXTENSION                                             | COAL                        | SCCL                   | 12/2009                         | 03/2012                                        | 03/2023                                           | 418.97                         | 489.62                             | 481.32                                    | 16.86               | 132                      |
| 290   | MULTI MODAL TRANSPORT SYSTEM(MMTS) PHASE-II HYDERABAD                  | RAILWAYS                    | MRTP                   | 04/2012                         | 03/2016                                        | 12/2017                                           | 632.68                         | 816.55                             | 44.13                                     | 29.06               | 21                       |
|       | TRIPURA                                                                | TRIPURA                     | TRIPURA                | TRIPURA                         | TRIPURA                                        | TRIPURA                                           | TRIPURA                        | TRIPURA                            | TRIPURA                                   | TRIPURA             | TRIPURA                  |
| 291   | AGARTALA SABROOM, NL, NEFR                                             | RAILWAYS                    | NFR                    | 04/2008                         | 03/2014                                        | 03/2018                                           | 813.34                         | 2876.00                            | 546.61                                    | 253.60              | 48                       |
| 292   | CONSTRUCTION AND MAINTEINANCE OF RURAL ROAD UNDER PMGSY PHASE VIII     | STEEL                       | HSCL                   | 10/2011                         | 12/2016                                        | 07/2017                                           | 175.49                         | 206.71                             | 141.17                                    | 17.79               | 7                        |
| 293   | CONSTRUCTION AND MAINTEINANCE OF RURAL ROAD UNDER PMGSY PHASE V        | STEEL                       | HSCL                   | 03/2007                         | 12/2015                                        | 03/2017                                           | 149.73                         | 175.94                             | 178.61                                    | 17.50               | 15                       |
|       | UTTAR PRADESH                                                          | UTTAR PRADESH               | UTTAR PRADESH          | UTTAR PRADESH                   | UTTAR PRADESH                                  | UTTAR PRADESH                                     | UTTAR PRADESH                  | UTTAR PRADESH                      | UTTAR PRADESH                             | UTTAR PRADESH       | UTTAR PRADESH            |
| 294   | AIIMS-RAEBARELI-HOUSING                                                | HEALTH AND FAMILY WELFARE   | HSCC                   | 10/2013                         | 11/2013                                        | 06/2016                                           | 159.50                         | 159.50                             | 124.00                                    | 0.00                | 31                       |
| 295   | MUNPL-MEJA TPP - JV (2X660 MW)                                         | POWER                       | NTPC                   | 04/2012                         | 12/2016                                        | 09/2017                                           | 9750.89                        | 9750.89                            | 5228.66                                   | 0.00                | 9                        |
| 296   | DHUKWAN SMALL HYDRO PROJECT                                            | POWER                       | THDCIL                 | 05/2011                         | 02/2014                                        | 02/2018                                           | 195.42                         | 195.42                             | 68.91                                     | 0.00                | 48                       |
| 297 # | UTRATIA-ZAFRABAD, NR (LINE DOUBLING)                                   | RAILWAYS                    | NR                     | 04/2006                         | 03/2010                                        | 03/2017                                           | 325.00                         | 2434.00                            | 274.91                                    | 648.92              | 84                       |
| 298   | ETAWAH CHAKERI                                                         | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2013                         | 09/2015                                        | 06/2016                                           | 1573.00                        | 1573.00                            | 1873.80                                   | 0.00                | 9                        |
| 299   | 2-LANING WITH PAVED SHOULDERS OF RAEBARELI - BANDA SECTION OF NH-232   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2014                         | 01/2016                                        | 10/2016                                           | 351.34                         | 351.34                             | 183.87                                    | 0.00                | 9                        |
| 300   | 2-LANING WITH PAVED SHOULDERS OF TANDA -RAEBARELI                      | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2014                         | 01/2016                                        | 10/2016                                           | 495.78                         | 495.78                             | 301.70                                    | 0.00                | 9                        |
| 301   | 2-LANING WITH PS SITARGANJ BAREILY SECTION                             | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 06/2014                         | 01/2016                                        | 12/2016                                           | 301.04                         | 301.04                             | 45.61                                     | 0.00                | 11                       |
| 302   | 2 LANING WITH PAVED SHOULDER OF SITARGANJ - TANAKUR SECTION OF NH- 125 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 09/2015                         | 09/2016                                        | 09/2017                                           | 368.73                         | 368.73                             | 99.84                                     | 0.00                | 12                       |

| SN          | PROJECT                                                                                             | SECTOR                      | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATE D (Rs. In crore)   | CUMULATIV E EXPENDITU RE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|-------------|-----------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-------------------------------------------|---------------------|--------------------------|
| 303         | 4-LANING OF GHAGHRA BRIDGE TO VARANSI ( PACKAGE -I)                                                 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2015                         | 06/2016                                        | 06/2018                                           | 611.65                         | 611.65                             | 0.00                                      | 0.00                | 24                       |
| 304         | 2-LANING WITH PS RAIBAREILI TO ALLAHABAD                                                            | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 07/2012                         | 01/2014                                        | 09/2016                                           | 291.36                         | 291.36                             | 352.08                                    | 0.00                | 32                       |
| 305         | GHAZIABAD-ALIGARH NH-91                                                                             | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2011                         | 08/2013                                        | 07/2016                                           | 1141.00                        | 1141.00                            | 1948.72                                   | 0.00                | 35                       |
| 306         | MURADABAD-BAREILY                                                                                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2010                         | 06/2013                                        | 06/2016                                           | 1267.00                        | 1267.00                            | 2666.14                                   | 0.00                | 36                       |
| 307         | BAREILY-SITAPUR (NH-24)                                                                             | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 03/2011                         | 09/2013                                        | 12/2016                                           | 1046.00                        | 1046.00                            | 593.99                                    | 0.00                | 39                       |
| 308         | GANGA BRIDGE TO RAMDEVI CROSSING PH.II NH-25, KM.75-80.06                                           | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 09/2008                                        | 06/2016                                           | 155.00                         | 201.66                             | 247.51                                    | 30.10               | 93                       |
| 309         | AGRA-BYPASS(NS-1/UP-1), NH-2,3                                                                      | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 09/2007                                        | 06/2016                                           | 348.16                         | 348.16                             | 380.30                                    | 0.00                | 105                      |
| UTTARAKHAND | UTTARAKHAND                                                                                         | UTTARAKHAND                 | UTTARAKHAND            | UTTARAKHAND                     | UTTARAKHAND                                    | UTTARAKHAND                                       | UTTARAKHAND                    | UTTARAKHAND                        | UTTARAKHAND                               | UTTARAKHAND         | UTTARAKHAND              |
| 310         | TAPOVAN-VISHNUGAD HEP (4X130MW)                                                                     | POWER                       | NTPC                   | 11/2006                         | 03/2013                                        | 06/2019                                           | 2978.48                        | 3846.30                            | 2843.00                                   | 29.14               | 75                       |
| 311         | TEHRI PUMPED STORAGE PLANT(1000MW)                                                                  | POWER                       | THDCIL                 | 07/2006                         | 02/2016                                        | 09/2019                                           | 1657.00                        | 2978.86                            | 1752.36                                   | 79.77               | 43                       |
| 312         | VISHNUGAD PIPALKOTI HYDRO ELECTRIC PROJECT                                                          | POWER                       | THDCIL                 | 08/2008                         | 06/2013                                        | 12/2019                                           | 2491.58                        | 2491.58                            | 835.82                                    | 0.00                | 78                       |
| 313         | HARIDWAR DEHRADUN APPROVED LENGTH 69                                                                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 11/2011                         | 10/2013                                        | 09/2016                                           | 478.51                         | 478.00                             | 277.41                                    | -0.11               | 35                       |
| WEST BENGAL | WEST BENGAL                                                                                         | WEST BENGAL                 | WEST BENGAL            | WEST BENGAL                     | WEST BENGAL                                    | WEST BENGAL                                       | WEST BENGAL                    | WEST BENGAL                        | WEST BENGAL                               | WEST BENGAL         | WEST BENGAL              |
| 314         | SONEPUR BAZARI (COMB) OCP (8.0 MTY)                                                                 | COAL                        | ECL                    | 08/2012                         | 03/2018                                        | 09/2018                                           | 1055.05                        | 1055.05                            | 226.29                                    | 0.00                | 6                        |
| 315         | DISTILLATE YIELD IMPROVEMENT PROJECT (COKER) AT HALDIA REFINERY                                     | PETROLEUM                   | IOCL                   | 03/2014                         | 09/2017                                        | 03/2018                                           | 3076.00                        | 3076.00                            | 301.36                                    | 0.00                | 6                        |
| 316         | TEESTA LOW DAM HEP, STAGE-IV (4X40 MW) (NHPC)                                                       | POWER                       | NHPC                   | 09/2005                         | 09/2009                                        | 09/2016                                           | 1061.38                        | 2336.74                            | 2020.05                                   | 120.16              | 84                       |
| 317         | TRANSMISSION SYSTEM FOR DEVELOPMENT OF POOLING STN. IN NR PART OF WEST BENGAL AND TRANSFER OF POWER | POWER                       | PGCIL                  | 04/2010                         | 01/2015                                        | 03/2017                                           | 4404.57                        | 4404.57                            | 2705.35                                   | 0.00                | 26                       |

|   SN | PROJECT                                                                                      | SECTOR                      | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATE D (Rs. In crore) |   CUMULATIV E EXPENDITU RE (Rs. In crore) |   COST OVERRUN^ (%) |   TIME OVERRUN$ (MONTHS) |
|------|----------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-------------------------------------------|---------------------|--------------------------|
|  318 | EAST WEST METRO CORRIDOR FROM HOWRAH MAIDAN TO SALT LAKE                                     | RAILWAYS                    | MRTP                   | 03/2013                         | 03/2016                                        | 06/2018                                           |                        4874.58 |                            4874.58 |                                   1881.65 |                0    |                       27 |
|  319 | NEW WORK FOR CONSTRUCTION OF METRO RAILWAY FROM NOAPARA- BARASAI VIA BIMANBANDER (MTP)       | RAILWAYS                    | RVNL                   | 04/2010                         | 03/2016                                        | 06/2016                                           |                        2397.72 |                            2397.72 |                                    197.2  |                0    |                        3 |
|  320 | NEW WORK FOR CONSTRUCTION OF METRO RAILWAY FROM JOKA TO BINOY BADAL DINESH BAGH.             | RAILWAYS                    | RVNL                   | 04/2010                         | 03/2016                                        | 12/2018                                           |                        2913.51 |                            2095.2  |                                    536.64 |              -28.09 |                       33 |
|  321 | NEW WORK FOR CONSTRUCTION OF METRO RAILWAY FROM NSCB AIRPORT TO NEW GARIA VIA RAJARHAT (MTP) | RAILWAYS                    | RVNL                   | 04/2010                         | 03/2016                                        | 12/2020                                           |                        3951.98 |                            3161.58 |                                      0    |              -20    |                       57 |
|  322 | TAMLUK DIGHA,LINE DOUBLING (SER)                                                             | RAILWAYS                    | SER                    | 03/1984                         | 06/2005                                        | 12/2019                                           |                         293.97 |                            1428    |                                      0    |              385.76 |                      174 |
|  323 | BANKURA - DAMODAR (GC) (SER)                                                                 | RAILWAYS                    | SER                    | 03/1998                         | 03/2005                                        | 12/2019                                           |                         111.9  |                            2371.85 |                                    479.9  |             2019.62 |                      177 |
|  324 | 6-LANING OF DHANKUNI-KHARAGPUR SECTION                                                       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 04/2012                         | 09/2014                                        | 12/2016                                           |                        1396.18 |                            1396.18 |                                   2409.45 |                0    |                       27 |
|  325 | KRISHNANAGAR-BERHAMPUR                                                                       | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2012                         | 07/2014                                        | 02/2017                                           |                         702.16 |                             702.16 |                                    391.77 |                0    |                       31 |
|  326 | BARSAT-KRISHNANAGAR                                                                          | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 08/2012                         | 02/2015                                        | 12/2017                                           |                         867    |                             867    |                                    278.17 |                0    |                       34 |
|  327 | 4-LANING OF FARAKA-RAIGANJ                                                                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2011                         | 08/2013                                        | 08/2016                                           |                        1078.84 |                            1078.84 |                                   2101.14 |                0    |                       36 |
|  328 | 4-LANING OF RAIGANJ-DALKOLA                                                                  | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2011                         | 08/2013                                        | 05/2017                                           |                         580.43 |                             580.43 |                                    268.87 |                0    |                       45 |
|  329 | 4-LANING OF BRAHAMPORE-FARAKA                                                                | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 02/2011                         | 08/2013                                        | 07/2017                                           |                         998.79 |                             998.79 |                                   1731.54 |                0    |                       47 |
|  330 | CONSTRUCTION OF PERMANENT CAMPUS OF IISER KOLKATA AT HARINGHANTA KALYANI NADIA               | URBAN DEVELOPMENT           | CPWD                   | 02/2014                         | 09/2015                                        | 04/2017                                           |                         156.57 |                             156.57 |                                     44.61 |                0    |                       19 |

## STATEMENT REFERRED TO IN REPLY TO PART (b) OF LOK SABHA UNSTARRED QUESTION NO 1806  DUE FOR ANSWER ON  27.07.2016

## STATE-WISE DETAILS OF  CENTRAL SECTOR INFRASTRUCTURE  PROJECTS COSTING Rs. 150 CRORE AND ABOVE SHOWING COST OVERRUNS  (as on 01.06.2016)

| SN   | PROJECT                                                                                              | SECTOR                      | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATE D (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN ^ (%)   |
|------|------------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-----------------------------------------|----------------------|
|      | ANDHRA PRADESH                                                                                       |                             |                        |                                 |                                                |                                                   |                                |                                    |                                         |                      |
| 1    | RAICHUR-GUNTAKAL(DL)(SCR)                                                                            | RAILWAYS                    | RVNL                   | 04/2003                         | 12/2007                                        | N.A.                                              | 136.62                         | 360.00                             | 0.00                                    | 163.50               |
| 2    | NANDYAL-YERRAGUNTLA(NL),SCR                                                                          | RAILWAYS                    | SCR                    | 03/1996                         | 02/2009                                        | N.A.                                              | 155.74                         | 883.00                             | 0.00                                    | 466.97               |
| 3    | KOTLPALLI-NARASAPUR (NL) (SCR)                                                                       | RAILWAYS                    | SCR                    | 12/2001                         | N.A.                                           | N.A.                                              | 330.00                         | 1047.00                            | 0.03                                    | 217.27               |
| 4    | REHABILITATION AND UPGRADATION OF NH-67 FROM KM 695.000 TO KM 741.950 (ATMAKUR NELLORE SECTION) IN   | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 11/2014                         | 02/2017                                        | 02/2017                                           | 297.78                         | 330.00                             | 0.00                                    | 10.82                |
| 5    | REVAMPING OF SINTER MACHINES - 1 AND 2                                                               | STEEL                       | RINL                   | 12/2009                         | 10/2016                                        | 06/2017                                           | 343.00                         | 488.40                             | 91.15                                   | 42.39                |
|      | ARUNACHAL PRADESH                                                                                    |                             |                        |                                 |                                                |                                                   |                                |                                    |                                         |                      |
| 6    | KAMENG HYDROELECTRIC PROJECT (NEEPCO)                                                                | POWER                       | NEEPCO                 | 12/2004                         | 12/2009                                        | 03/2017                                           | 2496.90                        | 6179.96                            | 4657.36                                 | 147.51               |
| 7    | PARE HYDRO ELECTRIC PROJECT                                                                          | POWER                       | NEEPCO                 | 12/2008                         | 08/2013                                        | 12/2016                                           | 573.99                         | 1581.04                            | 1191.99                                 | 175.45               |
| 8    | SUBANSIRI LOWER H.E.P (8X250 MW) (NHPC)                                                              | POWER                       | NHPC                   | 09/2003                         | 09/2010                                        | N.A.                                              | 6285.33                        | 17435.15                           | 8505.71                                 | 177.39               |
| 9    | TWO LANING OF KHONSA - TISSA - LONGDING (NH-52B) (42.50 KM) IN ARUNACHAL PRADESH UNDER ARUNACHAL PRA | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 12/2011                         | 02/2012                                        | N.A.                                              | 156.63                         | 276.00                             | 132.21                                  | 76.21                |
| 10   | TWO LANING OF YUPIA - HOJ SECTION (20.40 KM) IN ARUNACHAL PRADESH UNDER ARUNACHAL PRADESH PACKAGE OF | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 12/2009                         | 09/2010                                        | N.A.                                              | 104.00                         | 201.00                             | 0.00                                    | 93.27                |
|      | ASSAM                                                                                                |                             |                        |                                 |                                                |                                                   |                                |                                    |                                         |                      |
| 11   | ASSAM GAS CRACKER PROJECT                                                                            | PETROCHEMIC ALS             | BCPL                   | 04/2006                         | 04/2012                                        | 12/2015                                           | 5460.61                        | 9965.00                            | 9895.57                                 | 82.49                |
| 12   | UPGRADATION OF CRUDE OIL PUMP STATIONS OF NAHARKATIYA-BARAUNI CRUDE OIL TRUNK PIPELINE               | PETROLEUM                   | OIL                    | 09/2012                         | 03/2015                                        | 12/2016                                           | 871.35                         | 1200.00                            | 607.83                                  | 37.72                |
| 13   | BONGAIGAON THERMAL POWER PROJECT                                                                     | POWER                       | NTPC                   | 01/2008                         | 09/2011                                        | 03/2017                                           | 4375.35                        | 6749.18                            | 6031.00                                 | 54.25                |
| 14 # | LUMDING-SILCHAR JIRIBAM, BADARPUR- BARAIGRAM KUMARGHAT NATIONAL PROJECT                              | RAILWAYS                    | NFR                    | 04/1996                         | 03/2009                                        | 03/2016                                           | 1676.31                        | 5500.00                            | 4061.80                                 | 228.10               |
| 15 # | BPUTRA BRIDGE AT BOGIBIL AND LINK LINES NEFR                                                         | RAILWAYS                    | NFR                    | 09/1997                         | 04/2008                                        | 06/2017                                           | 1500.00                        | 4996.19                            | 0.00                                    | 233.08               |
| 16   | NEW B.G. LINE FROM TETELIA TO BYRNIHAT (NATIONAL PROJECT), NEFR                                      | RAILWAYS                    | NFR                    | 09/2006                         | N.A.                                           | 03/2017                                           | 200.00                         | 496.24                             | 181.19                                  | 148.12               |
| 17   | AMBARI FALAKATA TO NEW MAYNAGURI                                                                     | RAILWAYS                    | NFR                    | 04/2011                         | N.A.                                           | 03/2018                                           | 312.12                         | 453.10                             | 76.78                                   | 45.17                |
| 18   | LUMDING-HOJAI PATCH DOUBLING PROJECT                                                                 | RAILWAYS                    | NFR                    | 04/2012                         | N.A.                                           | 03/2019                                           | 246.07                         | 364.06                             | 0.11                                    | 47.95                |
| 19   | KATAKHAL TO BHAIRABI                                                                                 | RAILWAYS                    | NFR                    | 04/1998                         | 12/2012                                        | 03/2016                                           | 227.90                         | 331.40                             | 133.65                                  | 45.41                |

| SN   | PROJECT                                                  | SECTOR                      | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year) 23   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATE D (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN ^ (%)   |
|------|----------------------------------------------------------|-----------------------------|------------------------|------------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-----------------------------------------|----------------------|
| 20   | MAIBANG TO LUMDING (AS-25), KM.83.400 TO KM.111.000      | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                            | 04/2009                                        | 12/2016                                           | 199.81                         | 385.13                             | 210.69                                  | 92.75                |
| 21   | HARANGAJO TO MAIBANG, NH-54                              | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                            | 07/2009                                        | 12/2016                                           | 196.00                         | 331.23                             | 365.05                                  | 68.99                |
| 22   | MAIBANG TO LUMDING (AS-24), KM.111.000 TO KM.126.450     | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                            | 11/2008                                        | 12/2016                                           | 155.04                         | 280.13                             | 196.14                                  | 80.68                |
| 23   | BRAHMPUTRA BRIDGE,NH NO-31                               | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                            | 04/2010                                        | 09/2016                                           | 217.61                         | 309.56                             | 394.92                                  | 42.25                |
| 24   | HARANGAJO TO MAIBANG (AS-23), KM.126.450 TO KM.140.700   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                            | 02/2009                                        | 06/2016                                           | 280.00                         | 361.00                             | 416.89                                  | 28.93                |
|      | BIHAR                                                    |                             |                        |                                    |                                                |                                                   |                                |                                    |                                         |                      |
| 25   | BARH STPP(3X660MW) NTPC                                  | POWER                       | NTPC                   | 02/2005                            | 01/2011                                        | 05/2018                                           | 8692.97                        | 15095.67                           | 11805.00                                | 73.65                |
| 26   | SAKRI-HASANPUR ROAD (NL)                                 | RAILWAYS                    | ECOR                   | 04/1999                            | N.A.                                           | N.A.                                              | 175.69                         | 325.00                             | 253.10                                  | 84.98                |
| 27   | CHHAPRA-MUZAFFARPUR (NL)                                 | RAILWAYS                    | ECOR                   | 04/2006                            | N.A.                                           | N.A.                                              | 285.07                         | 378.56                             | 111.71                                  | 32.80                |
| 28 # | PATNA GANGA BRIDGE (NL), ECR                             | RAILWAYS                    | ECR                    | 04/2001                            | 10/2007                                        | N.A.                                              | 624.47                         | 2921.00                            | 2463.56                                 | 367.76               |
| 29 # | RAIL-CUM-ROAD BRIDGE AT MUNGER (NL), ECR                 | RAILWAYS                    | ECR                    | 04/2002                            | 03/2009                                        | N.A.                                              | 921.00                         | 2363.00                            | 1649.05                                 | 156.57               |
| 30   | MOTIHARI-SITAMARHI (NL)                                  | RAILWAYS                    | ECR                    | 04/2006                            | N.A.                                           | N.A.                                              | 211.00                         | 926.09                             | 4.41                                    | 338.91               |
| 31   | JAYANAGAR-DARBHANGA-NARKATIA GANJ(GC),ECR                | RAILWAYS                    | ECR                    | 04/1997                            | 03/2012                                        | N.A.                                              | 501.69                         | 1043.56                            | 0.00                                    | 108.01               |
| 32   | KHAGARIA-KUSHESHWAR ASTHAN (NL) (ECR)                    | RAILWAYS                    | ECR                    | 04/1997                            | N.A.                                           | N.A.                                              | 162.87                         | 541.00                             | 147.39                                  | 232.17               |
| 33   | HAJIPUR-RAMDAYALUNAGAR DOUBLING                          | RAILWAYS                    | ECR                    | 04/2013                            | N.A.                                           | N.A.                                              | 213.01                         | 367.17                             | 13.00                                   | 72.37                |
| 34   | MANSI-PURNIA (EXTENSION OF MANSI-SAHARSA) GAN ECR        | RAILWAYS                    | ECR                    | 04/1996                            | 03/2012                                        | N.A.                                              | 332.92                         | 477.88                             | 495.40                                  | 43.54                |
| 35   | KOSI BRIDGE (NL), ECR                                    | RAILWAYS                    | ECR                    | 04/2002                            | 03/2012                                        | N.A.                                              | 322.95                         | 341.41                             | 320.39                                  | 5.72                 |
| 36   | MAHARAJGANJ-MASRAKH (NL) - NER                           | RAILWAYS                    | NER                    | 04/2003                            | N.A.                                           | N.A.                                              | 218.19                         | 343.00                             | 191.82                                  | 57.20                |
| 37   | KATIHAR - JOGBANI (GC)(NEFR)                             | RAILWAYS                    | NFR                    | 09/2001                            | 12/2010                                        | 03/2018                                           | 492.98                         | 1727.27                            | 742.05                                  | 250.37               |
| 38   | NEW B.G. LINE FROM ARARIA TO GALGALIA (THAKURGUNG), NEFR | RAILWAYS                    | NFR                    | 09/2006                            | N.A.                                           | 03/2019                                           | 300.00                         | 827.73                             | 43.87                                   | 175.91               |
| 39   | KISHANGANJ JALALGARH, NL, NEFR                           | RAILWAYS                    | NFR                    | 04/2008                            | N.A.                                           | 03/2018                                           | 282.92                         | 565.13                             | 2.22                                    | 99.75                |
|      | CHHATISGARH                                              |                             |                        |                                    |                                                |                                                   |                                |                                    |                                         |                      |
| 40   | MARKETING TOP AT KORBA                                   | PETROLEUM                   | IOCL                   | 01/2011                            | 09/2016                                        | 09/2016                                           | 141.86                         | 232.00                             | 126.06                                  | 63.54                |

| SN   | PROJECT                                                                                            | SECTOR                          | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year) 234   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATE D (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN ^ (%)   |
|------|----------------------------------------------------------------------------------------------------|---------------------------------|------------------------|-------------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-----------------------------------------|----------------------|
| 41   | SYSTEM STRENGTHENING IN NORTH/WEST PART OF WR FOR IPP PROJECTS IN CHATTISGARH                      | POWER                           | PGCIL                  | 12/2011                             | 08/2014                                        | 03/2017                                           | 1746.65                        | 2228.71                            | 1532.93                                 | 27.60                |
| 42   | ESTABLISHMENT OF POOLING STATIONS AT CHAMPA AND RAIGARH FOR IPP GENERATION PROJECT IN CHHATTISGARH | POWER                           | PGCIL                  | 05/2011                             | 05/2014                                        | 07/2016                                           | 1961.87                        | 2310.58                            | 1817.95                                 | 17.77                |
| 43 # | KIRANDUL - JAGDALPUR DOUBLING                                                                      | RAILWAYS                        | ECOR                   | 12/2012                             | N.A.                                           | 03/2018                                           | 826.57                         | 1143.60                            | 0.00                                    | 38.35                |
| 44   | DALLI-RAJHARA - RAOGHAT(PART OF DALLI- RAJHARA-JAGDALPUR),NL,RVNL                                  | RAILWAYS                        | RVNL                   | 04/1995                             | 12/2012                                        | N.A.                                              | 304.00                         | 631.78                             | 0.00                                    | 107.82               |
| 45   | SALKA ROAD -ANUPNAGAR LINE DOUBLING                                                                | RAILWAYS                        | RVNL                   | 09/2006                             | 03/2010                                        | 12/2017                                           | 324.90                         | 385.54                             | 0.00                                    | 18.66                |
|      | DELHI                                                                                              |                                 |                        |                                     |                                                |                                                   |                                |                                    |                                         |                      |
| 46   | REDEVELOPMENT OF EAST KIDWAI NAGAR                                                                 | URBAN DEVELOPMENT               | NBCC                   | 06/2012                             | 11/2019                                        | 11/2019                                           | 4264.00                        | 5298.00                            | 1458.93                                 | 24.25                |
|      | GUJARAT                                                                                            |                                 |                        |                                     |                                                |                                                   |                                |                                    |                                         |                      |
| 47   | GAMJI REDEVELOPMENT PROJECT                                                                        | PETROLEUM                       | ONGC                   | 05/2015                             | 11/2019                                        | 11/2019                                           | 1671.22                        | 1881.22                            | 0.00                                    | 12.57                |
| 48   | TRANSMISSION SYSTEM FOR CONNECTIVITY OF ESSAR POWER GUJARAT LIMITED                                | POWER                           | PGCIL                  | 12/2011                             | 02/2014                                        | 03/2016                                           | 552.44                         | 609.44                             | 501.60                                  | 10.32                |
| 49   | RAJKOT-VERAVAL,WANSJALIA TO JATALSAR WITH NEW MM FOR SHAPUR-SARADIYA AND SOMNATH-KODINAR (GC)      | RAILWAYS                        | WR                     | 04/1994                             | N.A.                                           | N.A.                                              | 320.66                         | 913.48                             | 457.55                                  | 184.87               |
| 50   | VIRAMGAM-SAMAKHIALI (DL)                                                                           | RAILWAYS                        | WR                     | 04/2011                             | N.A.                                           | N.A.                                              | 446.00                         | 685.17                             | 107.61                                  | 53.63                |
| 51   | BHAVNAGAR-WORKSHOP FACILITIES FOR 50 BG COACHES POH PER MONTH (WR)                                 | RAILWAYS                        | WR                     | 04/2006                             | 03/2011                                        | N.A.                                              | 117.36                         | 196.95                             | 197.77                                  | 67.82                |
| 52   | BHUJ-NALIYA(GC) WITH EXTENSION FROM NALIYA TO VAYOR (WR)                                           | RAILWAYS                        | WR                     | 04/2008                             | 03/2012                                        | N.A.                                              | 318.24                         | 321.62                             | 0.00                                    | 1.06                 |
|      | HARYANA                                                                                            |                                 |                        |                                     |                                                |                                                   |                                |                                    |                                         |                      |
| 53   | JIND-SONEPAT (NL),NR                                                                               | RAILWAYS                        | NR                     | 01/2004                             | 03/2012                                        | 12/2012                                           | 238.56                         | 740.00                             | 541.83                                  | 210.19               |
| 54   | ROHTAK-MEHAM HANSI                                                                                 | RAILWAYS                        | NR                     | 04/2012                             | N.A.                                           | N.A.                                              | 287.00                         | 576.18                             | 2.83                                    | 100.76               |
| 55   | PANIPAT-JALANDHAR 6 LANE(KM 96 TO 387.1                                                            | KM) ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 05/2009                             | 11/2011                                        | 12/2016                                           | 1108.00                        | 2288.00                            | 3789.91                                 | 106.50               |
|      | HIMACHAL PRADESH                                                                                   |                                 |                        |                                     |                                                |                                                   |                                |                                    |                                         |                      |
| 56   | PARBATI HEP (4X200 MW) (NHPC) II                                                                   | POWER                           | NHPC                   | 09/2002                             | 09/2009                                        | 12/2018                                           | 3919.59                        | 8398.75                            | 5671.34                                 | 114.28               |
| 57   | BHANUPALI-BILASPUR BERI NL                                                                         | RAILWAYS                        | NR                     | 04/2008                             | N.A.                                           | N.A.                                              | 1046.88                        | 2966.99                            | 40.78                                   | 183.41               |
|      | JAMMU AND KASHMIR                                                                                  |                                 |                        |                                     |                                                |                                                   |                                |                                    |                                         |                      |
| 58   | KISHANGANGA HEP (3X110 MW)                                                                         | POWER                           | NHPC                   | 01/2009                             | 01/2016                                        | 11/2016                                           | 3642.04                        | 5783.17                            | 4558.57                                 | 58.79                |
| 59 # | UDHAMPUR-SRINAGAR-BARAMULLA (NL),NR                                                                | RAILWAYS                        | NR                     | 03/1995                             | 11/2002                                        | 12/2018                                           | 2500.00                        | 19565.00                           | 0.00                                    | 682.60               |
|      | JHARKHAND                                                                                          |                                 |                        |                                     |                                                |                                                   |                                |                                    |                                         |                      |
| 60   | BOKARO THERMAL POWER STATION-A                                                                     | POWER                           | DVC                    | 08/2006                             | 12/2011                                        | 09/2016                                           | 2313.00                        | 4237.67                            | 3533.84                                 | 83.21                |

| SN   | PROJECT                                                                   | SECTOR            | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year) 235   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATE D (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN ^ (%)   |
|------|---------------------------------------------------------------------------|-------------------|------------------------|-------------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-----------------------------------------|----------------------|
| 61   | DANGOAPOSI-RAJKHARSWAN 3RD LINE DOUBLING                                  | RAILWAYS          | SER                    | 04/2010                             | 12/2015                                        | 03/2016                                           | 309.44                         | 583.00                             | 74.85                                   | 88.40                |
| 62   | RANCHI-LOHARDAGA(GC),SER                                                  | RAILWAYS          | SER                    | 04/1997                             | 06/2004                                        | 12/2015                                           | 194.07                         | 335.00                             | 0.00                                    | 72.62                |
| 63   | MANOHARPUR-BONDAMUNDA 3RD LINE DOUBLING                                   | RAILWAYS          | SER                    | 04/2012                             | N.A.                                           | 12/2017                                           | 258.20                         | 365.00                             | 1.19                                    | 41.36                |
| 64   | GOELKERA-MANOHARPUR,(LD)(SER)                                             | RAILWAYS          | SER                    | 03/1997                             | 02/2006                                        | N.A.                                              | 261.70                         | 360.00                             | 0.00                                    | 37.56                |
| 65   | RAJKHARSWAN- CHAKRADHARPUR 3RD LINE (20 KM) JHARKHAND                     | RAILWAYS          | SER                    | 04/2012                             | 12/2016                                        | 12/2016                                           | 148.77                         | 209.00                             | 0.36                                    | 40.49                |
|      | KARNATAKA                                                                 |                   |                        |                                     |                                                |                                                   |                                |                                    |                                         |                      |
| 66   | MANGALORE HASSAN MYSORE SOLUR LPG PIPELINE (MHMSLPL)                      | PETROLEUM         | HPCL                   | 02/2012                             | 11/2015                                        | 11/2016                                           | 666.00                         | 838.08                             | 616.04                                  | 25.84                |
| 67   | STRATEGIC CRUDE OIL STORAGE PROJECT AT MANGALORE                          | PETROLEUM         | ISPRL                  | 01/2006                             | 10/2011                                        | 04/2016                                           | 732.00                         | 1227.00                            | 951.70                                  | 67.62                |
| 68   | GULBARGA-BIDAR,SCR(NL)                                                    | RAILWAYS          | SCR                    | 02/1998                             | N.A.                                           | 03/2015                                           | 242.42                         | 844.00                             | 527.87                                  | 248.16               |
| 69   | HUBLI-ANKOLA(NL),SWR                                                      | RAILWAYS          | SWR                    | 04/1997                             | N.A.                                           | N.A.                                              | 227.00                         | 2135.00                            | 0.00                                    | 840.53               |
| 70   | BANGLORE - SATYAMANGALAM (NL)(SWR)                                        | RAILWAYS          | SWR                    | 04/1996                             | N.A.                                           | N.A.                                              | 138.00                         | 1382.78                            | 2.77                                    | 902.01               |
| 71   | MUNIRABAD (GINGERA) -RAICHUR NL                                           | RAILWAYS          | SWR                    | 04/2007                             | N.A.                                           | N.A.                                              | 179.65                         | 1350.91                            | 363.28                                  | 651.97               |
| 72   | HASSAN-BANGALORE VIA SHRAVANA- BELGOLA(NL),SWR                            | RAILWAYS          | SWR                    | 02/1997                             | N.A.                                           | N.A.                                              | 295.00                         | 1289.92                            | 0.00                                    | 337.26               |
| 73   | TUMKUR-CHITRADURGA-DAVENGERE NL                                           | RAILWAYS          | SWR                    | 04/2011                             | N.A.                                           | N.A.                                              | 913.00                         | 1801.01                            | 1.13                                    | 97.26                |
| 74   | GADAG-WADI NL                                                             | RAILWAYS          | SWR                    | 04/2013                             | N.A.                                           | N.A.                                              | 1117.00                        | 1922.00                            | 1.39                                    | 72.07                |
| 75   | BAGALKOT-KUDACHI NL                                                       | RAILWAYS          | SWR                    | 04/2010                             | N.A.                                           | N.A.                                              | 377.93                         | 986.30                             | 95.16                                   | 160.97               |
| 76   | RAMANAGRAM-MYSORE DOUBLING WITH ELECTRIFICATION OF KENGESII- MUSORE (SWR) | RAILWAYS          | SWR                    | 04/2007                             | 03/2013                                        | 09/2015                                           | 482.00                         | 874.57                             | 0.00                                    | 81.45                |
| 77   | SHIMOGA-HARIHAR NL                                                        | RAILWAYS          | SWR                    | 04/2011                             | N.A.                                           | N.A.                                              | 562.74                         | 832.47                             | 0.94                                    | 47.93                |
| 78   | CHIKBALLA-PUR-PUTTTAPARTHY-SRI SATYA SAI NILAYAM NL                       | RAILWAYS          | SWR                    | 04/2013                             | N.A.                                           | N.A.                                              | 558.00                         | 692.43                             | 0.00                                    | 24.09                |
| 79   | CHIKBALLA-PUR-GOWRIBIDANUR NL                                             | RAILWAYS          | SWR                    | 04/2013                             | N.A.                                           | N.A.                                              | 327.25                         | 367.77                             | 0.00                                    | 12.38                |
| 80   | TORANAGALLU-RANJITPURA DL                                                 | RAILWAYS          | SWR                    | 04/2011                             | N.A.                                           | N.A.                                              | 146.75                         | 167.50                             | 0.32                                    | 14.14                |
| 81   | WHITE FIELD-KOLAR NL                                                      | RAILWAYS          | SWR                    | 04/2011                             | N.A.                                           | N.A.                                              | 341.05                         | 348.85                             | 0.34                                    | 2.29                 |
| 82   | CONSTRUCTION OF MEDICAL COLLEGE AND HOSPITAL AT GULBARGA                  | STEEL             | HSCL                   | 05/2005                             | 02/2014                                        | 03/2016                                           | 768.88                         | 1070.97                            | 1070.97                                 | 39.29                |
| 83   | BANGALORE METRO RAIL PROJECT                                              | URBAN DEVELOPMENT | MRTP                   | 05/2006                             | 06/2011                                        | 11/2016                                           | 6395.00                        | 14405.01                           | 13905.48                                | 125.25               |
|      | KERALA                                                                    |                   |                        |                                     |                                                |                                                   |                                |                                    |                                         |                      |
| 84   | INTEGRATED REFINERY EXPANSION PROJECT                                     | PETROLEUM         | BPCL                   | 03/2012                             | 05/2016                                        | 05/2016                                           | 14225.00                       | 16504.00                           | 5969.01                                 | 16.02                |
| 85   | LPG TERMINAL AT KOCHI                                                     | PETROLEUM         | IOCL                   | 10/2015                             | 10/2017                                        | 02/2018                                           | 607.06                         | 714.25                             | 57.80                                   | 17.66                |
| 86   | STRATEGIC CRUDE OIL STORAGE PROJECT AT PADUR                              | PETROLEUM         | ISPRL                  | 01/2006                             | 01/2012                                        | 05/2016                                           | 993.00                         | 1693.00                            | 1398.50                                 | 70.49                |
| 87   | ANGAMALI-SABARIMALA (N.L.)(SR)                                            | RAILWAYS          | SR                     | 10/1998                             | N.A.                                           | N.A.                                              | 550.00                         | 1566.00                            | 137.40                                  | 184.73               |

| SN   | PROJECT                                                                                              | SECTOR                      | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year) 236   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore) D   | COST ANTICIPATE (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN ^ (%)   |
|------|------------------------------------------------------------------------------------------------------|-----------------------------|------------------------|-------------------------------------|------------------------------------------------|---------------------------------------------------|----------------------------------|----------------------------------|-----------------------------------------|----------------------|
| 88   | CHENGANNUR-CHINGAVANAM                                                                               | RAILWAYS                    | SR                     | 04/2006                             | N.A.                                           | N.A.                                              | 191.72                           | 222.95                           | 112.40                                  | 16.29                |
| 89   | CONSTRUCTION OF 6.80 KM 2 LANE WITH PAVED SHOULDERS ALAPPUZHA BYPASS ON NH47 NEW NH 66 FROM KM 408.1 | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 01/2014                             | 09/2017                                        | 09/2017                                           | 255.75                           | 348.43                           | 0.02                                    | 36.24                |
| 90   | CONSTRUCTION OF 13.0 KM 2 LANE WITH PAVED SHOULDERS KOLLAM BYPASS ON NH47 (NEW NH 66) FROM KM 486/50 | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 01/2014                             | 11/2017                                        | 11/2017                                           | 267.16                           | 352.05                           | 0.02                                    | 31.77                |
| 91   | RAIL CONNECTIVITY TO ICTT AT VALLARPADAM AT COCHIN PORT TRUST                                        | SHIPPING AND PORTS          | RVNL                   | 03/2007                             | 04/2009                                        | 08/2016                                           | 245.67                           | 409.83                           | 350.68                                  | 66.82                |
|      | MADHYA PRADESH                                                                                       |                             |                        |                                     |                                                |                                                   |                                  |                                  |                                         |                      |
| 92   | NIGAHI OC EXPANSION PROJECT 10 MTY TO 15 MTY, SINGRAULI                                              | COAL                        | NCL                    | 10/2007                             | 03/2012                                        | 03/2017                                           | 259.40                           | 486.57                           | 158.12                                  | 87.58                |
| 93   | BHOPAL BINA 3D LINE DOUBLING                                                                         | RAILWAYS                    | RVNL                   | 09/2007                             | 03/2010                                        | 06/2017                                           | 687.20                           | 950.00                           | 0.00                                    | 38.24                |
| 94   | CHHINDWARA - NAGPUR (GC)(SECR)                                                                       | RAILWAYS                    | SECR                   | 04/2005                             | N.A.                                           | 03/2017                                           | 383.79                           | 1101.16                          | 0.00                                    | 186.92               |
| 95   | RAMGANJMUNDI-BHOPAL (NL),WCR                                                                         | RAILWAYS                    | WCR                    | 04/2001                             | N.A.                                           | 03/2017                                           | 470.92                           | 1225.90                          | 238.69                                  | 160.32               |
| 96   | RATLAM-MHOW-KHANDWA-AKOLA (GC)                                                                       | RAILWAYS                    | WR                     | 04/2008                             | 03/2012                                        | N.A.                                              | 603.04                           | 1421.25                          | 0.00                                    | 135.68               |
|      | MAHARASHTRA                                                                                          |                             |                        |                                     |                                                |                                                   |                                  |                                  |                                         |                      |
| 97   | NEW SEWAGE TREATMENT PLANT PACKAGE, RCF TROMBAY                                                      | FERTILISERS                 | RCF                    | 10/2014                             | 11/2016                                        | 09/2017                                           | 197.79                           | 209.44                           | 68.56                                   | 5.89                 |
| 98   | INTEGRATED DEVELOPMENT OF B-127 FIELDS                                                               | PETROLEUM                   | ONGC                   | 12/2011                             | 03/2015                                        | 03/2018                                           | 2059.63                          | 2665.65                          | 1351.65                                 | 29.42                |
| 99   | CONVERSION OF RIG SAGAR SAMRAT TO MOBILE OFFSHORE PRODUCTION UNIT(MOPS)                              | PETROLEUM                   | ONGC                   | 03/2011                             | 05/2013                                        | 12/2016                                           | 861.79                           | 1256.72                          | 1055.36                                 | 45.83                |
| 100  | MH NORTH REDEVELOPMENT PHASE III                                                                     | PETROLEUM                   | ONGC                   | 06/2014                             | 05/2017                                        | 05/2017                                           | 5706.47                          | 5813.25                          | 3921.33                                 | 1.87                 |
| 101  | WESTERN REGION STRENGTHENING SCHEME-V                                                                | POWER                       | PGCIL                  | 12/2007                             | 09/2010                                        | 03/2017                                           | 477.69                           | 738.48                           | 603.59                                  | 54.59                |
| 102  | AHMEDNAGAR-PARLI VAIJNATH(NL) CR                                                                     | RAILWAYS                    | CR                     | 02/1997                             | N.A.                                           | N.A.                                              | 514.68                           | 2820.00                          | 0.00                                    | 447.91               |
| 103  | WARDHA-NANDED MAHARASHTRA                                                                            | RAILWAYS                    | CR                     | 04/2008                             | N.A.                                           | N.A.                                              | 499.30                           | 2501.05                          | 68.25                                   | 400.91               |
| 104  | AMRAVATI-NARKHER NL(CR)                                                                              | RAILWAYS                    | CR                     | 06/1994                             | 06/1999                                        | N.A.                                              | 663.01                           | 725.00                           | 0.00                                    | 9.35                 |
| 105  | KALYAN-KASARA 3RD LINE                                                                               | RAILWAYS                    | CR                     | 04/2011                             | N.A.                                           | N.A.                                              | 277.70                           | 279.70                           | 3.51                                    | 0.72                 |
| 106  | MUMBAI URBAN TRANSPORT PROJECT PHASE-II                                                              | RAILWAYS                    | MRTP                   | 04/2008                             | 03/2014                                        | 03/2019                                           | 5300.00                          | 7986.04                          | 2423.55                                 | 50.68                |
| 107  | BELAPUR-SEAWOOD-URAN ELECTRIFIED DOUBLE LINE(MTP)                                                    | RAILWAYS                    | MRTP                   | 03/1996                             | 03/2004                                        | N.A.                                              | 495.44                           | 1781.98                          | 0.00                                    | 259.68               |
| 108  | CONSTRUCTION OF OFFSHORE CONTAINER BERTHS AND DEVELOPMENT OF CONTAINER TERMINAL ON BOT BASIS IN MUMB | SHIPPING AND PORTS          | MUMBAI PORT TRU        | 01/2007                             | 12/2010                                        | 01/2016                                           | 366.39                           | 669.46                           | 411.12                                  | 82.72                |
|      | MANIPUR                                                                                              |                             |                        |                                     |                                                |                                                   |                                  |                                  |                                         |                      |
| 109  | JIRIBAM TO IMPHAL (TUPUI)(NL)(NEFR)                                                                  | RAILWAYS                    | NFR                    | 04/2003                             | 03/2011                                        | 03/2019                                           | 727.56                           | 6570.75                          | 2023.82                                 | 803.12               |
|      | MEGHALAYA                                                                                            |                             |                        |                                     |                                                |                                                   |                                  |                                  |                                         |                      |
| 110  | NEW BG LINE FROM BYRNIHAT TO SHILLONG                                                                | RAILWAYS                    | NFR                    | 04/2010                             | N.A.                                           | 03/2020                                           | 4083.02                          | 5307.90                          | 3.37                                    | 30.00                |

| SN   | PROJECT                                                                                               | SECTOR         | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year) 237   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATE D (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN ^ (%)   |
|------|-------------------------------------------------------------------------------------------------------|----------------|------------------------|-------------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-----------------------------------------|----------------------|
| 111  | TUIRIAL HYDRO ELECTRIC PROJECT (60MW)                                                                 | POWER          | NEEPCO                 | 07/1998                             | 07/2006                                        | 03/2017                                           | 368.72                         | 1441.52                            | 1036.04                                 | 290.95               |
| 112  | BHAIRABI SAIRONG, NL, NEFR                                                                            | RAILWAYS       | NFR                    | 04/2008                             | 04/2014                                        | 03/2018                                           | 619.34                         | 2820.25                            | 171.50                                  | 355.36               |
|      | MULTI STATE                                                                                           |                |                        |                                     |                                                |                                                   |                                |                                    |                                         |                      |
| 113  | SUPPLY OF 56 NOS AIRFIELD FIRE TENDERS AT VARIOUS AIRPORTS                                            | CIVIL AVIATION | AAI                    | 10/2012                             | 03/2015                                        | 09/2015                                           | 217.60                         | 244.10                             | 0.04                                    | 12.18                |
| 114  | NATIONAL AUTOMOTIVE TESTING AND RD INFRASTRUCTURE PROJECT (NATRIP)                                    | HEAVY INDUSTRY | NATIS                  | 04/2011                             | 09/2011                                        | 12/2017                                           | 1718.00                        | 3827.30                            | 2289.00                                 | 122.78               |
| 115  | URAN CHAKAN SHIKRAPUR LPG PIPELINE                                                                    | PETROLEUM      | HPCL                   | 12/2009                             | 10/2014                                        | 03/2017                                           | 309.81                         | 462.79                             | 282.55                                  | 49.38                |
| 116  | SECONDARY TANK FARM WITH DEHYDRATION FACILITY AND EFFLUENT TREATMENT PLANT AT MADHUBAN                | PETROLEUM      | OIL                    | 07/2011                             | 03/2017                                        | 05/2018                                           | 352.56                         | 450.55                             | 10.60                                   | 27.79                |
| 117  | NORTH- EAST NORTH WESTERN INTERCONNECTOR I PROJECT                                                    | POWER          | PGCIL                  | 02/2009                             | 08/2013                                        | 12/2017                                           | 11130.19                       | 13762.80                           | 11798.90                                | 23.65                |
| 118  | TRANSMISSION SYSTEM ASSOCIATED WITH PALLATANA GBPP and BPTS.                                          | POWER          | PGCIL                  | 02/2010                             | 12/2012                                        | 06/2017                                           | 2144.00                        | 2932.88                            | 2324.80                                 | 36.79                |
| 119  | EASTERN REGION STRENGTHENING SCHEME-III                                                               | POWER          | PGCIL                  | 07/2010                             | 11/2012                                        | 06/2017                                           | 1272.80                        | 1731.10                            | 1290.13                                 | 36.01                |
| 120  | SYTEM STRENGTHENING XIII OF SR GRID                                                                   | POWER          | PGCIL                  | 10/2011                             | 06/2014                                        | 03/2017                                           | 487.49                         | 639.46                             | 448.22                                  | 31.17                |
| 121  | TRANSMISSION SYSTEM FOR TRANSFER OF POWER FROM GEN.PROJ IN SIKKIM TO NR/WR PART-A                     | POWER          | PGCIL                  | 05/2010                             | 01/2013                                        | 06/2016                                           | 250.03                         | 390.51                             | 256.30                                  | 56.19                |
| 122  | SYTEM STRENGTHENING OF SOUTHERN REGION - XIV                                                          | POWER          | PGCIL                  | 12/2011                             | 08/2014                                        | 09/2016                                           | 297.33                         | 346.79                             | 313.27                                  | 16.63                |
| 123  | TRANSMISSION SYSTEM ASSOCIATED WITH KRISHNAPATNAM UMPP-PART B                                         | POWER          | PGCIL                  | 02/2012                             | 10/2014                                        | 04/2016                                           | 1927.16                        | 1940.58                            | 1630.37                                 | 0.70                 |
| 124  | PANVEL PEN DOUBLING                                                                                   | RAILWAYS       | CR                     | 04/2006                             | N.A.                                           | 01/2015                                           | 96.16                          | 260.16                             | 218.04                                  | 170.55               |
| 125  | PEN ROHA DOUBLING                                                                                     | RAILWAYS       | CR                     | 04/2007                             | N.A.                                           | 03/2015                                           | 98.74                          | 203.00                             | 196.74                                  | 105.59               |
| 126  | GWALIOR-SEOPURKALA WITH EXTENSION TO KOTA (GC)                                                        | RAILWAYS       | NCR                    | 04/2011                             | 02/2020                                        | 02/2020                                           | 1176.09                        | 3845.60                            | 1.52                                    | 226.98               |
| 127  | DHOLPUR-SIRMUTTRA WITH EXTENSION TO GANGAPURCITY AND MOHARI-TANTPUR & TANPUR-BANSI PAHARPUR           | RAILWAYS       | NCR                    | 04/2010                             | 02/2019                                        | 02/2019                                           | 622.41                         | 2030.50                            | 1.20                                    | 226.23               |
| 128  | GUNA-ETAWAH VIA SHIVPURI-GWALIOR -BHIND NL, (NCR)                                                     | RAILWAYS       | NCR                    | 04/1986                             | 03/1994                                        | N.A.                                              | 158.77                         | 608.02                             | 0.00                                    | 282.96               |
| 129  | CHHAPRA-BALLIA UP                                                                                     | RAILWAYS       | NER                    | 03/2013                             | N.A.                                           | N.A.                                              | 295.00                         | 494.92                             | 0.32                                    | 67.77                |
| 130  | NEW MAYNAGURI TO JOGIGHOPA VIA CHANGRABANDHA (NL),NEFR                                                | RAILWAYS       | NFR                    | 04/2000                             | 12/2008                                        | 03/2018                                           | 733.00                         | 2531.34                            | 1552.33                                 | 245.34               |
| 131  | NEW JALPAIGURI-SILIGURI-NEW BONGAIGAON INCLUDING BR. LINE AND MM FOR CHALSA- NAXAL& RAJABHATKHOWA-JAI | RAILWAYS       | NFR                    | 04/1999                             | N.A.                                           | 03/2018                                           | 523.17                         | 1653.55                            | 1038.26                                 | 216.06               |
| 132  | NEW BG LINE FROM BALURGHAT TO HILLY NFR                                                               | RAILWAYS       | NFR                    | 04/2010                             | N.A.                                           | 03/2018                                           | 242.22                         | 679.57                             | 39.60                                   | 180.56               |
| 133  | ALUABARI ROAD SILIGURI JUNCTION VIA GALGALIA, NEFR                                                    | RAILWAYS       | NFR                    | 12/2006                             | 03/2011                                        | N.A.                                              | 170.00                         | 485.00                             | 417.14                                  | 185.29               |

| SN    | PROJECT                                                        | SECTOR   | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year) 238   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATE D (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN ^ (%)   |
|-------|----------------------------------------------------------------|----------|------------------------|-------------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-----------------------------------------|----------------------|
| 134   | MURKONGSELEK-PASIGHAT NL                                       | RAILWAYS | NFR                    | 04/2011                             | N.A.                                           | 03/2018                                           | 165.82                         | 435.58                             | 0.46                                    | 162.68               |
| 135   | NEW BG LINE FROM JAGBANI TO BIRATNAGAR                         | RAILWAYS | NFR                    | 04/2010                             | N.A.                                           | 03/2017                                           | 241.52                         | 394.28                             | 148.33                                  | 63.25                |
| 136   | NEW BONGAIGAON-RANGIA-KAMAKGHYA DOUBLING                       | RAILWAYS | NFR                    | 04/2013                             | N.A.                                           | 03/2019                                           | 1798.00                        | 1887.90                            | 0.00                                    | 5.00                 |
| 137   | NANGALDAM-TALWARA(NL),NR                                       | RAILWAYS | NR                     | 03/1981                             | 07/2012                                        | N.A.                                              | 450.00                         | 2100.00                            | 0.00                                    | 366.67               |
| 138   | JALANDHAR-PATHANKOT-JAMMU-TAWI (LD),NR                         | RAILWAYS | NR                     | 03/2002                             | 06/2007                                        | N.A.                                              | 625.30                         | 847.75                             | 830.17                                  | 35.57                |
| 139   | RATLAM-DUNGARPUR VIA BANSWARA (NL)                             | RAILWAYS | NWR                    | 04/2011                             | N.A.                                           | N.A.                                              | 2082.75                        | 3500.00                            | 49.62                                   | 68.05                |
| 140   | AKOLA-KHANDWA GC AKOLA-AKOT                                    | RAILWAYS | SCR                    | 04/2008                             | N.A.                                           | N.A.                                              | 184.26                         | 2000.00                            | 17.32                                   | 985.42               |
| 141 # | KAZIPET-VIJAYAWADA 3RD LINE WITH ELECTRIFICATION               | RAILWAYS | SCR                    | 04/2012                             | N.A.                                           | N.A.                                              | 1054.35                        | 2200.00                            | 0.42                                    | 108.66               |
| 142   | MUNEERABAD-MAHABOOBNAGAR(NL),SCR                               | RAILWAYS | SCR                    | 04/1997                             | N.A.                                           | N.A.                                              | 218.24                         | 645.00                             | 0.00                                    | 195.55               |
| 143   | GADWAL - RAICHUR (NL), SCR                                     | RAILWAYS | SCR                    | 04/1998                             | 02/2011                                        | N.A.                                              | 92.63                          | 270.00                             | 293.59                                  | 191.48               |
| 144   | BHADRACHALAM ROAD-SATTUPALLI                                   | RAILWAYS | SCR                    | 04/2010                             | N.A.                                           | N.A.                                              | 337.49                         | 337.50                             | 0.21                                    | 0.00                 |
| 145 # | GONDIA-JABALPUR(GC),(SECR)                                     | RAILWAYS | SECR                   | 02/1997                             | 03/1998                                        | 12/2019                                           | 386.30                         | 1544.40                            | 0.00                                    | 299.79               |
| 146   | DIGHA-JALESWAR INCLUDING MM FOR DIGHA- EGRA                    | RAILWAYS | SER                    | 04/2010                             | N.A.                                           | 12/2019                                           | 553.63                         | 1009.00                            | 7.08                                    | 82.25                |
| 147   | MM FROM BURAMARA-CHAKULIA                                      | RAILWAYS | SER                    | 04/2008                             | 01/1999                                        | N.A.                                              | 466.48                         | 800.00                             | 0.83                                    | 71.50                |
| 148   | QUILON-TIRUNELVELI-TENKASI- VIRUDHUNAGAR(SR)(GC)               | RAILWAYS | SR                     | 03/1998                             | N.A.                                           | N.A.                                              | 280.00                         | 1122.00                            | 834.61                                  | 300.71               |
| 149   | CHENNAI-CUDDALORE VIA MAMALLAPURAM                             | RAILWAYS | SR                     | 04/2008                             | N.A.                                           | N.A.                                              | 523.52                         | 1200.00                            | 2.04                                    | 129.22               |
| 150 # | VILLUPURAM-DINDIGUL WITH ELECTRIFICATION                       | RAILWAYS | SR                     | 04/2008                             | N.A.                                           | N.A.                                              | 822.39                         | 1280.83                            | 819.60                                  | 55.74                |
| 151   | CALICUT-MANGALORE (DL) (SR)                                    | RAILWAYS | SR                     | 02/1996                             | N.A.                                           | N.A.                                              | 240.00                         | 579.37                             | 0.00                                    | 141.40               |
| 152   | MADURAI-TUTICORIN VIA ARUPPUKKOTTAI                            | RAILWAYS | SR                     | 04/2011                             | N.A.                                           | N.A.                                              | 601.43                         | 800.00                             | 0.48                                    | 33.02                |
| 153   | KURUPPANTHARA-CHINGAVANAM                                      | RAILWAYS | SR                     | 04/2007                             | N.A.                                           | N.A.                                              | 270.14                         | 346.15                             | 14.61                                   | 28.14                |
| 154   | RAYADURGA-TUMKUR NL                                            | RAILWAYS | SWR                    | 04/2007                             | N.A.                                           | N.A.                                              | 970.34                         | 1743.00                            | 332.55                                  | 79.63                |
| 155   | SRINIVASA-PURA-MADANAPALLI NL                                  | RAILWAYS | SWR                    | 04/2013                             | N.A.                                           | N.A.                                              | 296.00                         | 466.65                             | 0.00                                    | 57.65                |
| 156 # | LALITPUR-SATNA-REWA-SINGRULI NL, (NCR)                         | RAILWAYS | WCR                    | 09/1998                             | 05/2008                                        | N.A.                                              | 247.66                         | 3500.00                            | 0.00                                    | 1313.23              |
| 157   | VIRAMGAM-BHILDI(WR),GC                                         | RAILWAYS | WR                     | 04/1990                             | N.A.                                           | N.A.                                              | 155.66                         | 548.01                             | 0.00                                    | 252.06               |
|       | NAGALAND                                                       | NAGALAND | NAGALAND               | NAGALAND                            | NAGALAND                                       | NAGALAND                                          | NAGALAND                       | NAGALAND                           | NAGALAND                                | NAGALAND             |
| 158   | NEW LINE FROM DIMAPUR TO ZUBZA(KOHIMA) NATIONAL PROJECT (NEFR) | RAILWAYS | NFR                    | 04/2006                             | 03/2015                                        | 03/2020                                           | 850.00                         | 2973.42                            | 9.23                                    | 249.81               |
| 159   | DIMAPUR-TIZIT NL                                               | RAILWAYS | NFR                    | 04/2013                             | N.A.                                           | 03/2020                                           | 4274.00                        | 4487.70                            | 0.00                                    | 5.00                 |
|       | ODISHA                                                         | ODISHA   | ODISHA                 | ODISHA                              | ODISHA                                         | ODISHA                                            | ODISHA                         | ODISHA                             | ODISHA                                  |                      |
| 160   | KHURDA ROAD-BOLANGIR(NL)ECOR                                   | RAILWAYS | ECOR                   | 04/1994                             | N.A.                                           | N.A.                                              | 470.21                         | 1995.25                            | 295.90                                  | 324.33               |
| 161 # | SAMBALPUR-TALCHER DOUBLING                                     | RAILWAYS | ECOR                   | 03/2011                             | N.A.                                           | N.A.                                              | 679.27                         | 1111.99                            | 12.45                                   | 63.70                |
| 162   | DELANG-PURI DOUBLING                                           | RAILWAYS | ECOR                   | 03/2011                             | 03/2015                                        | N.A.                                              | 165.16                         | 234.71                             | 63.99                                   | 42.11                |
| 163   | JHARSUGUDA-RENGALI DOUBLING                                    | RAILWAYS | ECOR                   | 03/2006                             | N.A.                                           | N.A.                                              | 201.00                         | 230.00                             | 207.45                                  | 14.43                |
| 164   | TALCHER-BIMALAGARH(NL)(ECOR)                                   | RAILWAYS | ECOR                   | 04/2005                             | N.A.                                           | N.A.                                              | 810.78                         | 810.80                             | 133.24                                  | 0.00                 |
| 165 # | SUKINDA ROAD - ANGUL (NL)(ECOR)                                | RAILWAYS | RVNL                   | 04/1998                             | 02/2015                                        | N.A.                                              | 183.23                         | 1202.70                            | 0.00                                    | 556.39               |

| SN    | PROJECT                                                                                              | SECTOR                      | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year) 239   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATE D (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN ^ (%)   |
|-------|------------------------------------------------------------------------------------------------------|-----------------------------|------------------------|-------------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-----------------------------------------|----------------------|
| 166 # | HARIDASPUR-PARADEEP(NL)                                                                              | RAILWAYS                    | RVNL                   | 04/1996                             | N.A.                                           | N.A.                                              | 301.64                         | 1185.64                            | 436.77                                  | 293.06               |
| 167   | KHURDA ROAD - BARANG 3RD LINE (DL) (ECOR)                                                            | RAILWAYS                    | RVNL                   | 04/2000                             | 03/2009                                        | 10/2016                                           | 133.41                         | 318.33                             | 0.00                                    | 138.61               |
| 168   | RAJATGARH-BARANG(LD),ECOR                                                                            | RAILWAYS                    | RVNL                   | 04/1999                             | 02/2009                                        | 04/2016                                           | 166.16                         | 325.50                             | 331.99                                  | 95.90                |
| 169   | CUTTACK - BARANG (LD)                                                                                | RAILWAYS                    | RVNL                   | 04/1995                             | N.A.                                           | 10/2014                                           | 127.13                         | 225.00                             | 0.00                                    | 76.98                |
| 170   | CHAMPAJHARAN-BIMALGARH DOUBLING EXTENSION                                                            | RAILWAYS                    | SER                    | 04/2010                             | 03/2015                                        | 12/2016                                           | 149.90                         | 230.00                             | 54.96                                   | 53.44                |
|       | PUNJAB                                                                                               | PUNJAB                      | PUNJAB                 | PUNJAB                              | PUNJAB                                         | PUNJAB                                            | PUNJAB                         | PUNJAB                             | PUNJAB                                  | PUNJAB               |
| 171   | 4 LAINING WITH PAVED SHOULDERS OF DOGAL KALAN TO PUNJAB/HARYANA BORDER SEC.OF NH-71(NEW NH-52) FROM  | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 11/2014                             | N.A.                                           | N.A.                                              | 573.96                         | 605.00                             | 217.74                                  | 5.41                 |
|       | RAJASTHAN                                                                                            | RAJASTHAN                   | RAJASTHAN              | RAJASTHAN                           | RAJASTHAN                                      | RAJASTHAN                                         | RAJASTHAN                      | RAJASTHAN                          | RAJASTHAN                               | RAJASTHAN            |
| 172   | 50 MWCAPACITY WIND POWER PROJECT UNDER PHASE II                                                      | PETROLEUM                   | HPCL                   | 11/2011                             | 03/2013                                        | 01/2017                                           | 310.00                         | 370.00                             | 17.76                                   | 19.35                |
| 173   | MAVLI JUNCTION-BARI SADRI, MM OF AJMER- CHITTSURGARH-UDAIPUR                                         | RAILWAYS                    | NWR                    | 04/2013                             | N.A.                                           | N.A.                                              | 456.00                         | 855.16                             | 557.70                                  | 87.54                |
| 174   | RATANGARH-SARDARSAHAR (MM OF SADULPUR- BIKANER AND RATANGARH-DEGANA GC)                              | RAILWAYS                    | NWR                    | 04/2010                             | N.A.                                           | N.A.                                              | 739.65                         | 872.22                             | 792.43                                  | 17.92                |
| 175   | THIYAT HAMIRA-SANU                                                                                   | RAILWAYS                    | NWR                    | 04/2013                             | N.A.                                           | N.A.                                              | 236.93                         | 262.00                             | 0.41                                    | 10.58                |
| 176   | AJMER-BANGURGRAM                                                                                     | RAILWAYS                    | NWR                    | 04/2011                             | N.A.                                           | N.A.                                              | 213.39                         | 218.39                             | 21.65                                   | 2.34                 |
| 177   | JAIPUR - RINGUS - CHURU AND SIKAR - LOHARU GUAGE CONVERSION (NWR)                                    | RAILWAYS                    | NWR                    | 04/2008                             | 03/2014                                        | N.A.                                              | 653.19                         | 653.55                             | 251.60                                  | 0.06                 |
| 178   | CHAMBAL BRIDGE, NH-76 (RJ-5)                                                                         | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                             | 02/2010                                        | 05/2017                                           | 275.00                         | 281.31                             | 178.26                                  | 2.29                 |
|       | SIKKIM                                                                                               | SIKKIM                      | SIKKIM                 | SIKKIM                              | SIKKIM                                         | SIKKIM                                            | SIKKIM                         | SIKKIM                             | SIKKIM                                  |                      |
| 179   | SEVOK RANGPO, NEFR                                                                                   | RAILWAYS                    | NFR                    | 04/2008                             | 12/2015                                        | 03/2020                                           | 1339.48                        | 4190.00                            | 82.80                                   | 212.81               |
|       | TAMIL NADU                                                                                           | TAMIL NADU                  | TAMIL NADU             | TAMIL NADU                          | TAMIL NADU                                     | TAMIL NADU                                        | TAMIL NADU                     | TAMIL NADU                         | TAMIL NADU                              |                      |
| 180   | PROTOTYPE FAST BREEDER REACTOR (BHAVINI, 500 MWE)                                                    | ATOMIC ENERGY               | BHAVNI                 | 09/2003                             | 09/2010                                        | 09/2016                                           | 3492.00                        | 5677.00                            | 4933.84                                 | 62.57                |
| 181   | KUDANKULAM APP (NPCIL)                                                                               | ATOMIC ENERGY               | NPCIL                  | 12/2001                             | 12/2008                                        | 05/2016                                           | 13171.00                       | 22462.00                           | 21626.00                                | 70.54                |
| 182   | KUNADANKULAM APP TRANS SYSTEM (PGCIL)                                                                | POWER                       | PGCIL                  | 05/2005                             | 11/2008                                        | 06/2017                                           | 1779.29                        | 2187.32                            | 1907.75                                 | 22.93                |
| 183   | MAYLADUTHURAI-THIRUVARUR-KARAIKUDI- THIRU 'PONDI'-AGASTIYAMPALLI                                     | RAILWAYS                    | SR                     | 09/2007                             | N.A.                                           | N.A.                                              | 404.19                         | 1383.45                            | 0.00                                    | 242.28               |
| 184   | TIRUCHIRAPPALI-NAGORE-KARAIKKAL(SR)(GC)                                                              | RAILWAYS                    | SR                     | 09/1995                             | N.A.                                           | N.A.                                              | 100.00                         | 980.00                             | 576.17                                  | 880.00               |
| 185   | CHENGALPATTU-VILLUPURAM DOUBLING WITH NEW MM FOR TAMBARAM-CHENGALPATTU 3RD LINE GC ALONWITH ELECTRIF | RAILWAYS                    | SR                     | 04/2007                             | N.A.                                           | 03/2015                                           | 247.00                         | 951.24                             | 544.59                                  | 285.12               |

| SN   | PROJECT                                                                                              | SECTOR                      | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year) 240   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATE D (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN ^ (%)   |
|------|------------------------------------------------------------------------------------------------------|-----------------------------|------------------------|-------------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-----------------------------------------|----------------------|
| 186  | SRIPERUMBUDUR-GUDUVANCHERY WITH SPUR TO IRUNGATTUKKOTTAI-AVADI- SRIPERUMBUDUR                        | RAILWAYS                    | SR                     | 04/2013                             | N.A.                                           | N.A.                                              | 839.00                         | 1500.00                            | 0.01                                    | 78.78                |
| 187  | KARUR-SALEM(NL),SR                                                                                   | RAILWAYS                    | SR                     | 02/1997                             | N.A.                                           | N.A.                                              | 155.55                         | 800.00                             | 0.00                                    | 414.30               |
| 188  | TIDIVANAM-NAGARI (NL)                                                                                | RAILWAYS                    | SR                     | 09/2006                             | N.A.                                           | N.A.                                              | 456.00                         | 1080.00                            | 0.00                                    | 136.84               |
| 189  | DINDIGUL-POLLACHI-PALGHAT-POLLACHI AND COIMBATORE                                                    | RAILWAYS                    | SR                     | 09/2006                             | N.A.                                           | 03/2016                                           | 343.17                         | 914.98                             | 0.00                                    | 166.63               |
| 190  | QUILON-TIRUNELVELI - TRICHENDUR, TENKASI                                                             | RAILWAYS                    | SR                     | 04/1999                             | 01/1999                                        | N.A.                                              | 460.94                         | 1030.00                            | 0.00                                    | 123.46               |
| 191  | TINDIVANAM-GINGEE-TIRUVANNAMALAI (NL)                                                                | RAILWAYS                    | SR                     | 09/2006                             | N.A.                                           | N.A.                                              | 125.00                         | 490.00                             | 0.00                                    | 292.00               |
| 192  | CUDDALORE-SALEM VIA VRIDDHACHALAM GC                                                                 | RAILWAYS                    | SR                     | 04/1999                             | N.A.                                           | N.A.                                              | 198.68                         | 556.64                             | 266.66                                  | 180.17               |
| 193  | ERODE-PALANI                                                                                         | RAILWAYS                    | SR                     | 04/2008                             | N.A.                                           | N.A.                                              | 288.57                         | 603.22                             | 1.49                                    | 109.04               |
| 194  | MADURAI-BODINAYAKKANUR                                                                               | RAILWAYS                    | SR                     | 04/2008                             | N.A.                                           | N.A.                                              | 164.41                         | 450.00                             | 13.54                                   | 173.71               |
| 195  | CHENNAI BEACH-TAMBARAM-CHENGALPATTU SUBURBAN GC                                                      | RAILWAYS                    | SR                     | 04/1998                             | N.A.                                           | N.A.                                              | 271.24                         | 520.00                             | 461.30                                  | 91.71                |
| 196  | ATTIPPATTU-PUTTUR                                                                                    | RAILWAYS                    | SR                     | 04/2008                             | N.A.                                           | N.A.                                              | 446.87                         | 528.00                             | 2.96                                    | 18.16                |
| 197  | CONSTRUCTION OF PAVED SHOULDERS IN KM.81/0 TO 203/0 INCLUDING RECONSTRUCTION AND WIDENING OF CULVERT | ROAD TRANSPORT AND HIGHWAYS | MORTH                  | 03/2015                             | 08/2015                                        | N.A.                                              | 258.97                         | 268.92                             | 0.00                                    | 3.84                 |
| 198  | REHABILITATION AND UPGRADATION OF NH 226 E FROM 0-1 - 66-20 TO 2 LANE WITH PAVED SHOULDERS ON EPC MO | ROAD TRANSPORT AND HIGHWAYS | MORTH                  | 03/2015                             | 07/2015                                        | N.A.                                              | 157.18                         | 161.70                             | 0.00                                    | 2.88                 |
| 199  | CONSTRUCTION OF COAL BERTH-3 AT KAMARAJAR PORT LIMITED                                               | SHIPPING AND PORTS          | KPL                    | 10/2013                             | 06/2017                                        | 06/2017                                           | 198.94                         | 235.15                             | 144.74                                  | 18.20                |
| 200  | CONSTRUCTION OF COAL BERTH-4 AT KAMARAJAR PORT LIMITED                                               | SHIPPING AND PORTS          | KPL                    | 02/2015                             | 12/2017                                        | 12/2017                                           | 244.50                         | 258.33                             | 9.77                                    | 5.66                 |
| 201  | ENNORE MANALI EXPRESS WAY,F/O SPECIAL PURPOSE VEHICLE (SPV)                                          | SHIPPING AND PORTS          | PORT TRUST             | 10/2002                             | 03/2006                                        | 07/2016                                           | 150.00                         | 600.00                             | 139.80                                  | 300.00               |
|      | TELANGANA                                                                                            |                             |                        |                                     |                                                |                                                   |                                |                                    |                                         |                      |
| 202  | ADRIYALA SHAFT PROJECT                                                                               | COAL                        | SCCL                   | 12/2009                             | 03/2013                                        | 03/2016                                           | 212.34                         | 1228.39                            | 878.08                                  | 478.50               |
| 203  | RAMAGUNDAM OC-II EXTENSION                                                                           | COAL                        | SCCL                   | 12/2009                             | 03/2012                                        | 03/2023                                           | 418.97                         | 489.62                             | 481.32                                  | 16.86                |
| 204  | RFR OF MANUGURU OC PROJECT                                                                           | COAL                        | SCCL                   | 11/2012                             | 03/2016                                        | 03/2018                                           | 430.45                         | 486.27                             | 93.52                                   | 12.97                |
| 205  | MULTI MODAL TRANSPORT SYSTEM(MMTS) PHASE-II HYDERABAD                                                | RAILWAYS                    | MRTP                   | 04/2012                             | 03/2016                                        | 12/2017                                           | 632.68                         | 816.55                             | 44.13                                   | 29.06                |
| 206  | PEDAPALLI-KARIMNAGAR-NIZAMABAD NL(SCR)                                                               | RAILWAYS                    | SCR                    | 12/1994                             | N.A.                                           | 02/2014                                           | 124.43                         | 925.30                             | 0.00                                    | 643.63               |
| 207  | MANOHARABAD-KOTHPALL NEW LINE(SCR)                                                                   | RAILWAYS                    | SCR                    | 04/2006                             | N.A.                                           | N.A.                                              | 378.56                         | 791.59                             | 0.00                                    | 109.11               |
| 208  | MACHERLA-NALGONDA(NL)(SCR)                                                                           | RAILWAYS                    | SCR                    | 07/1998                             | 07/2008                                        | N.A.                                              | 125.00                         | 480.00                             | 0.00                                    | 284.00               |

| SN    | PROJECT                                                                                              | SECTOR                      | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year) 241   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPATE D (Rs. In crore)   | CUMULATIVE EXPENDITURE (Rs. In crore)   | COST OVERRUN ^ (%)   |
|-------|------------------------------------------------------------------------------------------------------|-----------------------------|------------------------|-------------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-----------------------------------------|----------------------|
| 209   | CONSTRUCTION OF GODAVARI RIVER BRIDGE NEAR VENKATPURAM INCLUDING APPROACH ROAD ON NH-202 UNDER LWE S | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 03/2011                             | 12/2015                                        | N.A.                                              | 218.31                         | 339.82                             | 208.28                                  | 55.66                |
| 210   | REHABILITATION AND UPGRADATION OF NH-221 FROM KM 121/0 TO 165/00 (OF VIJAYAWADA- JAGDALPUR RUDRAMPUR | ROAD TRANSPORT AND HIGHWAYS | PWD                    | 10/2014                             | 02/2017                                        | 02/2017                                           | 295.47                         | 313.27                             | 0.00                                    | 6.02                 |
| 210   | TRIPURA                                                                                              |                             |                        |                                     |                                                |                                                   |                                |                                    |                                         |                      |
| 211   | TRIPURA GAS BASED POWER PROJECT                                                                      | POWER                       | NEEPCO                 | 07/2009                             | 07/2013                                        | N.A.                                              | 421.01                         | 1007.57                            | 988.44                                  | 139.32               |
| 212   | AGARTALA SABROOM, NL, NEFR                                                                           | RAILWAYS                    | NFR                    | 04/2008                             | 03/2014                                        | 03/2018                                           | 813.34                         | 2876.00                            | 546.61                                  | 253.60               |
| 213   | AGARTALA-AKHAURA NL                                                                                  | RAILWAYS                    | NFR                    | 04/2012                             | N.A.                                           | 03/2018                                           | 252.00                         | 886.65                             | 0.00                                    | 251.85               |
| 214 # | CONSTRUCTION OF NL FROM KUMARGHAT- AGARTALA                                                          | RAILWAYS                    | NFR                    | 04/1999                             | 03/2007                                        | 03/2016                                           | 895.00                         | 1242.25                            | 955.94                                  | 38.80                |
| 215   | CONSTRUCTION AND MAINTEINANCE OF RURAL ROAD UNDER PMGSY PHASE VIII                                   | STEEL                       | HSCL                   | 10/2011                             | 12/2016                                        | 07/2017                                           | 175.49                         | 206.71                             | 141.17                                  | 17.79                |
| 216   | CONSTRUCTION AND MAINTEINANCE OF RURAL ROAD UNDER PMGSY PHASE V                                      | STEEL                       | HSCL                   | 03/2007                             | 12/2015                                        | 03/2017                                           | 149.73                         | 175.94                             | 178.61                                  | 17.50                |
| 217   | CONSTRUCTION AND MAINTEINANCE OF RURAL ROAD UNDER PMGSY PHASE VI                                     | STEEL                       | HSCL                   | 12/2007                             | 12/2016                                        | 12/2016                                           | 202.61                         | 227.00                             | 200.17                                  | 12.04                |
| 217   | UTTAR PRADESH                                                                                        |                             |                        |                                     |                                                |                                                   |                                |                                    |                                         |                      |
| 218   | AGRA-ETAWAH VIA FATEHABAD AND BAH (NL) NCR                                                           | RAILWAYS                    | NCR                    | 04/1999                             | 12/2009                                        | N.A.                                              | 108.00                         | 432.72                             | 0.00                                    | 300.67               |
| 219   | ETAWAH-MAINPURI (NL),NCR                                                                             | RAILWAYS                    | NCR                    | 04/1997                             | 12/2008                                        | 10/2015                                           | 120.00                         | 245.39                             | 210.67                                  | 104.49               |
| 220 # | KANPUR KASGANJ MATHURA(GC) NER                                                                       | RAILWAYS                    | NER                    | 03/1997                             | N.A.                                           | 03/2018                                           | 677.97                         | 1651.54                            | 0.00                                    | 143.60               |
| 221   | GHAZIPUR - AUNRIHAR (40 KM)                                                                          | RAILWAYS                    | NER                    | 04/2014                             | N.A.                                           | N.A.                                              | 182.92                         | 197.73                             | 0.00                                    | 8.10                 |
| 222 # | UTRATIA-ZAFRABAD, NR (LINE DOUBLING)                                                                 | RAILWAYS                    | NR                     | 04/2006                             | 03/2010                                        | 03/2017                                           | 325.00                         | 2434.00                            | 274.91                                  | 648.92               |
| 223   | ELECTRIFICATION OF KHURJA-MEERUT- SAHARANPUR AND G'BAD-MEERUT                                        | RAILWAYS                    | RE                     | 02/2008                             | 03/2012                                        | 03/2016                                           | 171.10                         | 275.08                             | 141.55                                  | 60.77                |
| 224 # | GONDA GORAKHPUR LOOP WITH ANAND NAGAR NAUTANWA GC (260 KM)                                           | RAILWAYS                    | WCR                    | 04/1997                             | N.A.                                           | N.A.                                              | 836.26                         | 1072.51                            | 0.00                                    | 28.25                |
| 225   | GANGA BRIDGE TO RAMDEVI CROSSING PH.II NH- 25, KM.75-80.06                                           | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                             | 09/2008                                        | 06/2016                                           | 155.00                         | 201.66                             | 247.51                                  | 30.10                |
| 225   | UTTARAKHAND                                                                                          |                             |                        |                                     |                                                |                                                   |                                |                                    |                                         |                      |
| 226   | TAPOVAN-VISHNUGAD HEP (4X130MW)                                                                      | POWER                       | NTPC                   | 11/2006                             | 03/2013                                        | 06/2019                                           | 2978.48                        | 3846.30                            | 2843.00                                 | 29.14                |
| 227   | TEHRI PUMPED STORAGE PLANT(1000MW)                                                                   | POWER                       | THDCIL                 | 07/2006                             | 02/2016                                        | 09/2019                                           | 1657.00                        | 2978.86                            | 1752.36                                 | 79.77                |
| 228   | HARIDWAR-LAKSAR                                                                                      | RAILWAYS                    | NR                     | 04/2012                             | N.A.                                           | N.A.                                              | 219.83                         | 329.97                             | 0.34                                    | 50.10                |
| 228   | WEST BENGAL                                                                                          |                             |                        |                                     |                                                |                                                   |                                |                                    |                                         |                      |
| 229   | RAGHUNATHPUR THERMAL POWER STATION PHASE-I                                                           | POWER                       | DVC                    | 04/2007                             | 02/2011                                        | 03/2016                                           | 4122.00                        | 9606.82                            | 8445.21                                 | 133.06               |

|   SN | PROJECT                                                                         | SECTOR   | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year) 242   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   |   COST ORIGINAL (Rs. In crore) |   COST ANTICIPATE D (Rs. In crore) |   CUMULATIVE EXPENDITURE (Rs. In crore) |   COST OVERRUN ^ (%) |
|------|---------------------------------------------------------------------------------|----------|------------------------|-------------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-----------------------------------------|----------------------|
|  230 | TEESTA LOW DAM HEP, STAGE-IV (4X40 MW) (NHPC)                                   | POWER    | NHPC                   | 09/2005                             | 09/2009                                        | 09/2016                                           |                        1061.38 |                            2336.74 |                                 2020.05 |               120.16 |
|  231 | TOLLYGANJ-GARIA WITH EXTENSION TO DUM DUM-NOAPARA AND NOAPARA-NSCB AIRPORT(MTP) | RAILWAYS | MRTP                   | 03/2000                             | 12/2006                                        | N.A.                                              |                        1049.69 |                            3404.92 |                                 3544.3  |               224.37 |
|  232 | NEW BG RLY LINE FROM EKLAKHI-BALURGHAT INCLUDING GAZOLE-ITAHAR(NL),NEFR         | RAILWAYS | NFR                    | 04/1983                             | N.A.                                           | 03/2019                                           |                          36.8  |                            1336.57 |                                    0    |              3531.98 |
|  233 | NEW BG LINE FROM KALIYAGANJ TO BUNIADPUR                                        | RAILWAYS | NFR                    | 04/2010                             | N.A.                                           | 03/2019                                           |                         221.42 |                             563.13 |                                   21.43 |               154.33 |
|  234 | NEW COOCHBEHAR TO SAMUKTALA                                                     | RAILWAYS | NFR                    | 04/2011                             | N.A.                                           | 03/2018                                           |                         209.77 |                             441.45 |                                   34.34 |               110.44 |
|  235 | NEW COOCHBEHAR-GUMANIHAT PATCH DOUBLING PROJECT                                 | RAILWAYS | NFR                    | 04/2012                             | N.A.                                           | 03/2018                                           |                         283.55 |                             288.81 |                                    1.1  |                 1.86 |
|  236 | BANKURA - DAMODAR (GC) (SER)                                                    | RAILWAYS | SER                    | 03/1998                             | 03/2005                                        | 12/2019                                           |                         111.9  |                            2371.85 |                                  479.9  |              2019.62 |
|  237 | TAMLUK DIGHA,LINE DOUBLING (SER)                                                | RAILWAYS | SER                    | 03/1984                             | 06/2005                                        | 12/2019                                           |                         293.97 |                            1428    |                                    0    |               385.76 |
|  238 | HOWRAH-AMTA-CHAMPADANGA NL (SER)                                                | RAILWAYS | SER                    | 04/1974                             | 03/2007                                        | N.A.                                              |                         393.46 |                            1026    |                                    0    |               160.76 |
|  239 | BHADUTOLA-JHARGRAM VIA LALGARH (NL)                                             | RAILWAYS | SER                    | 04/2011                             | N.A.                                           | N.A.                                              |                         289.64 |                             760    |                                    0.09 |               162.39 |
|  240 | BOWAICHANDI-ARAMBAGH                                                            | RAILWAYS | SER                    | 04/2010                             | N.A.                                           | N.A.                                              |                         267.37 |                             434    |                                   34.01 |                62.32 |
|  241 | MM FROM PANSKURA-GHATAL NL                                                      | RAILWAYS | SER                    | 04/2011                             | 01/1999                                        | N.A.                                              |                         276.69 |                             426    |                                    0    |                53.96 |

## STATEMENT REFERRED TO IN REPLY TO PART (b) OF LOK SABHA UNSTARRED QUESTION NO 1806  DUE FOR ANSWER ON  27.07.2016

## STATE-WISE DETAILS OF  CENTRAL SECTOR PROJECTS INFRASTRUCTURE COSTING Rs. 150 CRORE AND ABOVE SHOWING BOTH  TIME AND COST OVERRUNS (as on 01.06.2016)

| SN   | PROJECT                                                                                | SECTOR                      | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPAT ED (Rs. In crore)   | CUMULATIV E EXPENDITU RE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|------|----------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-------------------------------------------|---------------------|--------------------------|
|      | ANDHRA PRADESH                                                                         |                             |                        |                                 |                                                |                                                   |                                |                                    |                                           |                     |                          |
| 1    | REVAMPING OF SINTER MACHINES - 1 AND 2                                                 | STEEL                       | RINL                   | 12/2009                         | 10/2016                                        | 06/2017                                           | 343.00                         | 488.40                             | 91.15                                     | 42.39               | 8                        |
|      | ARUNACHAL PRADESH                                                                      |                             |                        |                                 |                                                |                                                   |                                |                                    |                                           |                     |                          |
| 2    | PARE HYDRO ELECTRIC PROJECT                                                            | POWER                       | NEEPCO                 | 12/2008                         | 08/2013                                        | 12/2016                                           | 573.99                         | 1581.04                            | 1191.99                                   | 175.45              | 40                       |
| 3    | KAMENG HYDROELECTRIC PROJECT (NEEPCO)                                                  | POWER                       | NEEPCO                 | 12/2004                         | 12/2009                                        | 03/2017                                           | 2496.90                        | 6179.96                            | 4657.36                                   | 147.51              | 87                       |
|      | ASSAM                                                                                  |                             |                        |                                 |                                                |                                                   |                                |                                    |                                           |                     |                          |
| 4    | UPGRADATION OF CRUDE OIL PUMP STATIONS OF NAHARKATIYA-BARAUNI CRUDE OIL TRUNK PIPELINE | PETROLEUM                   | OIL                    | 09/2012                         | 03/2015                                        | 12/2016                                           | 871.35                         | 1200.00                            | 607.83                                    | 37.72               | 21                       |
| 5    | BONGAIGAON THERMAL POWER PROJECT                                                       | POWER                       | NTPC                   | 01/2008                         | 09/2011                                        | 03/2017                                           | 4375.35                        | 6749.18                            | 6031.00                                   | 54.25               | 66                       |
| 6 #  | BPUTRA BRIDGE AT BOGIBIL AND LINK LINES NEFR                                           | RAILWAYS                    | NFR                    | 09/1997                         | 04/2008                                        | 06/2017                                           | 1500.00                        | 4996.19                            | 0.00                                      | 233.08              | 110                      |
| 7    | MAIBANG TO LUMDING (AS-25), KM.83.400 TO KM.111.000                                    | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 04/2009                                        | 12/2016                                           | 199.81                         | 385.13                             | 210.69                                    | 92.75               | 92                       |
| 8    | MAIBANG TO LUMDING (AS-24), KM.111.000 TO KM.126.450                                   | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 11/2008                                        | 12/2016                                           | 155.04                         | 280.13                             | 196.14                                    | 80.68               | 97                       |
| 9    | HARANGAJO TO MAIBANG, NH-54                                                            | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 07/2009                                        | 12/2016                                           | 196.00                         | 331.23                             | 365.05                                    | 68.99               | 89                       |
| 10   | BRAHMPUTRA BRIDGE,NH NO-31                                                             | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 04/2010                                        | 09/2016                                           | 217.61                         | 309.56                             | 394.92                                    | 42.25               | 77                       |
| 11   | HARANGAJO TO MAIBANG (AS-23), KM.126.450 TO KM.140.700                                 | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 02/2009                                        | 06/2016                                           | 280.00                         | 361.00                             | 416.89                                    | 28.93               | 88                       |
|      | BIHAR                                                                                  |                             |                        |                                 |                                                |                                                   |                                |                                    |                                           |                     |                          |
| 12   | BARH STPP(3X660MW) NTPC                                                                | POWER                       | NTPC                   | 02/2005                         | 01/2011                                        | 05/2018                                           | 8692.97                        | 15095.67                           | 11805.00                                  | 73.65               | 88                       |
| 13   | KATIHAR - JOGBANI (GC)(NEFR)                                                           | RAILWAYS                    | NFR                    | 09/2001                         | 12/2010                                        | 03/2018                                           | 492.98                         | 1727.27                            | 742.05                                    | 250.37              | 87                       |
|      | CHHATISGARH                                                                            |                             |                        |                                 |                                                |                                                   |                                |                                    |                                           |                     |                          |
| 14   | SYSTEM STRENGTHENING IN NORTH/WEST PART OF WR FOR IPP PROJECTS IN CHATTISGARH          | POWER                       | PGCIL                  | 12/2011                         | 08/2014                                        | 03/2017                                           | 1746.65                        | 2228.71                            | 1532.93                                   | 27.60               | 31                       |

## Annexure-VII

| SN      | PROJECT                                                                                            | SECTOR                      | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPAT ED (Rs. In crore)   | CUMULATIV E EXPENDITU RE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|---------|----------------------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-------------------------------------------|---------------------|--------------------------|
| 15      | ESTABLISHMENT OF POOLING STATIONS AT CHAMPA AND RAIGARH FOR IPP GENERATION PROJECT IN CHHATTISGARH | POWER                       | PGCIL                  | 05/2011                         | 05/2014                                        | 07/2016                                           | 1961.87                        | 2310.58                            | 1817.95                                   | 17.77               | 26                       |
| 16      | SALKA ROAD -ANUPNAGAR LINE DOUBLING                                                                | RAILWAYS                    | RVNL                   | 09/2006                         | 03/2010                                        | 12/2017                                           | 324.90                         | 385.54                             | 0.00                                      | 18.66               | 93                       |
|         | HARYANA                                                                                            |                             |                        |                                 |                                                |                                                   |                                |                                    |                                           |                     |                          |
| 17      | PANIPAT-JALANDHAR 6 LANE(KM 96 TO 387.1 KM)                                                        | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 05/2009                         | 11/2011                                        | 12/2016                                           | 1108.00                        | 2288.00                            | 3789.91                                   | 106.50              | 61                       |
|         | HIMACHAL PRADESH                                                                                   |                             |                        |                                 |                                                |                                                   |                                |                                    |                                           |                     |                          |
| 18      | PARBATI HEP (4X200 MW) (NHPC) II                                                                   | POWER                       | NHPC                   | 09/2002                         | 09/2009                                        | 12/2018                                           | 3919.59                        | 8398.75                            | 5671.34                                   | 114.28              | 111                      |
|         | JAMMU AND KASHMIR                                                                                  |                             |                        |                                 |                                                |                                                   |                                |                                    |                                           |                     |                          |
| 19      | KISHANGANGA HEP (3X110 MW)                                                                         | POWER                       | NHPC                   | 01/2009                         | 01/2016                                        | 11/2016                                           | 3642.04                        | 5783.17                            | 4558.57                                   | 58.79               | 10                       |
| 20 #    | UDHAMPUR-SRINAGAR-BARAMULLA (NL),NR                                                                | RAILWAYS                    | NR                     | 03/1995                         | 11/2002                                        | 12/2018                                           | 2500.00                        | 19565.00                           | 0.00                                      | 682.60              | 193                      |
|         | JHARKHAND                                                                                          |                             |                        |                                 |                                                |                                                   |                                |                                    |                                           |                     |                          |
| 21      | BOKARO THERMAL POWER STATION-A                                                                     | POWER                       | DVC                    | 08/2006                         | 12/2011                                        | 09/2016                                           | 2313.00                        | 4237.67                            | 3533.84                                   | 83.21               | 57                       |
|         | KARNATAKA                                                                                          |                             |                        |                                 |                                                |                                                   |                                |                                    |                                           |                     |                          |
| 22      | MANGALORE HASSAN MYSORE SOLUR LPG PIPELINE (MHMSLPL)                                               | PETROLEUM                   | HPCL                   | 02/2012                         | 11/2015                                        | 11/2016                                           | 666.00                         | 838.08                             | 616.04                                    | 25.84               | 12                       |
| 23      | BANGALORE METRO RAIL PROJECT                                                                       | URBAN DEVELOPMEN            | MRTP                   | 05/2006                         | 06/2011                                        | 11/2016                                           | 6395.00                        | 14405.01                           | 13905.48                                  | 125.25              | 65                       |
|         | KERALA                                                                                             |                             |                        |                                 |                                                |                                                   |                                |                                    |                                           |                     |                          |
| 24      | LPG TERMINAL AT KOCHI                                                                              | PETROLEUM                   | IOCL                   | 10/2015                         | 10/2017                                        | 02/2018                                           | 607.06                         | 714.25                             | 57.80                                     | 17.66               | 4                        |
| 25      | STRATEGIC CRUDE OIL STORAGE PROJECT AT PADUR                                                       | PETROLEUM                   | ISPRL                  | 01/2006                         | 01/2012                                        | 05/2016                                           | 993.00                         | 1693.00                            | 1398.50                                   | 70.49               | 52                       |
| 26      | RAIL CONNECTIVITY TO ICTT AT VALLARPADAM AT COCHIN PORT TRUST                                      | SHIPPING AND PORTS          | RVNL                   | 03/2007                         | 04/2009                                        | 08/2016                                           | 245.67                         | 409.83                             | 350.68                                    | 66.82               | 88                       |
|         | MADHYA PRADESH                                                                                     |                             |                        |                                 |                                                |                                                   |                                |                                    |                                           |                     |                          |
| 27      | NIGAHI OC EXPANSION PROJECT 10 MTY TO 15 MTY, SINGRAULI                                            | COAL                        | NCL                    | 10/2007                         | 03/2012                                        | 03/2017                                           | 259.40                         | 486.57                             | 158.12                                    | 87.58               | 60                       |
| 28      | BHOPAL BINA 3D LINE DOUBLING                                                                       | RAILWAYS                    | RVNL                   | 09/2007                         | 03/2010                                        | 06/2017                                           | 687.20                         | 950.00                             | 0.00                                      | 38.24               | 87                       |
|         | MAHARASHTRA                                                                                        |                             |                        |                                 |                                                |                                                   |                                |                                    |                                           |                     |                          |
| 29      | NEW SEWAGE TREATMENT PLANT PACKAGE, RCF TROMBAY                                                    | FERTILISERS                 | RCF                    | 10/2014                         | 11/2016                                        | 09/2017                                           | 197.79                         | 209.44                             | 68.56                                     | 5.89                | 10                       |
| 30      | CONVERSION OF RIG SAGAR SAMRAT TO MOBILE OFFSHORE PRODUCTION UNIT(MOPS)                            | PETROLEUM                   | ONGC                   | 03/2011                         | 05/2013                                        | 12/2016                                           | 861.79                         | 1256.72                            | 1055.36                                   | 45.83               | 43                       |
| 31      | INTEGRATED DEVELOPMENT OF B-127 FIELDS                                                             | PETROLEUM                   | ONGC                   | 12/2011                         | 03/2015                                        | 03/2018                                           | 2059.63                        | 2665.65                            | 1351.65                                   | 29.42               | 36                       |
| 32      | WESTERN REGION STRENGTHENING SCHEME-V                                                              | POWER                       | PGCIL                  | 12/2007                         | 09/2010                                        | 03/2017                                           | 477.69                         | 738.48                             | 603.59                                    | 54.59               | 78                       |
| 33      | MUMBAI URBAN TRANSPORT PROJECT PHASE-II                                                            | RAILWAYS                    | MRTP                   | 04/2008                         | 03/2014                                        | 03/2019                                           | 5300.00                        | 7986.04                            | 2423.55                                   | 50.68               | 60                       |
|         | MANIPUR                                                                                            |                             |                        |                                 |                                                |                                                   |                                |                                    |                                           |                     |                          |
| 34      | JIRIBAM TO IMPHAL (TUPUI)(NL)(NEFR)                                                                | RAILWAYS                    | NFR                    | 04/2003                         | 03/2011                                        | 03/2019                                           | 727.56                         | 6570.75                            | 2023.82                                   | 803.12              | 96                       |
| MIZORAM | MIZORAM                                                                                            | MIZORAM                     | MIZORAM                | MIZORAM                         | MIZORAM                                        | MIZORAM                                           |                                |                                    |                                           |                     |                          |

| SN   | PROJECT                                                                                | SECTOR                      | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPAT ED (Rs. In crore)   | CUMULATIV E EXPENDITU RE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|------|----------------------------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-------------------------------------------|---------------------|--------------------------|
| 35   | TUIRIAL HYDRO ELECTRIC PROJECT (60MW)                                                  | POWER                       | NEEPCO                 | 07/1998                         | 07/2006                                        | 03/2017                                           | 368.72                         | 1441.52                            | 1036.04                                   | 290.95              | 128                      |
| 36   | BHAIRABI SAIRONG, NL, NEFR                                                             | RAILWAYS                    | NFR                    | 04/2008                         | 04/2014                                        | 03/2018                                           | 619.34                         | 2820.25                            | 171.50                                    | 355.36              | 47                       |
|      | MULTI STATE                                                                            |                             |                        |                                 |                                                |                                                   |                                |                                    |                                           |                     |                          |
| 37   | NATIONAL AUTOMOTIVE TESTING AND RD INFRASTRUCTURE PROJECT (NATRIP)                     | HEAVY INDUSTRY              | NATIS                  | 04/2011                         | 09/2011                                        | 12/2017                                           | 1718.00                        | 3827.30                            | 2289.00                                   | 122.78              | 75                       |
| 38   | URAN CHAKAN SHIKRAPUR LPG PIPELINE                                                     | PETROLEUM                   | HPCL                   | 12/2009                         | 10/2014                                        | 03/2017                                           | 309.81                         | 462.79                             | 282.55                                    | 49.38               | 29                       |
| 39   | SECONDARY TANK FARM WITH DEHYDRATION FACILITY AND EFFLUENT TREATMENT PLANT AT MADHUBAN | PETROLEUM                   | OIL                    | 07/2011                         | 03/2017                                        | 05/2018                                           | 352.56                         | 450.55                             | 10.60                                     | 27.79               | 14                       |
| 40   | TRANSMISSION SYSTEM FOR TRANSFER OF POWER FROM GEN.PROJ IN SIKKIM TO NR/WR PART-A      | POWER                       | PGCIL                  | 05/2010                         | 01/2013                                        | 06/2016                                           | 250.03                         | 390.51                             | 256.30                                    | 56.19               | 41                       |
| 41   | TRANSMISSION SYSTEM ASSOCIATED WITH PALLATANA GBPP and BPTS.                           | POWER                       | PGCIL                  | 02/2010                         | 12/2012                                        | 06/2017                                           | 2144.00                        | 2932.88                            | 2324.80                                   | 36.79               | 54                       |
| 42   | EASTERN REGION STRENGTHENING SCHEME-III                                                | POWER                       | PGCIL                  | 07/2010                         | 11/2012                                        | 06/2017                                           | 1272.80                        | 1731.10                            | 1290.13                                   | 36.01               | 55                       |
| 43   | SYTEM STRENGTHENING XIII OF SR GRID                                                    | POWER                       | PGCIL                  | 10/2011                         | 06/2014                                        | 03/2017                                           | 487.49                         | 639.46                             | 448.22                                    | 31.17               | 33                       |
| 44   | NORTH- EAST NORTH WESTERN INTERCONNECTOR I PROJECT                                     | POWER                       | PGCIL                  | 02/2009                         | 08/2013                                        | 12/2017                                           | 11130.19                       | 13762.80                           | 11798.90                                  | 23.65               | 52                       |
| 45   | SYTEM STRENGTHENING OF SOUTHERN REGION XIV                                             | POWER                       | PGCIL                  | 12/2011                         | 08/2014                                        | 09/2016                                           | 297.33                         | 346.79                             | 313.27                                    | 16.63               | 25                       |
| 46   | NEW MAYNAGURI TO JOGIGHOPA VIA CHANGRABANDHA (NL),NEFR                                 | RAILWAYS                    | NFR                    | 04/2000                         | 12/2008                                        | 03/2018                                           | 733.00                         | 2531.34                            | 1552.33                                   | 245.34              | 111                      |
| 47 # | GONDIA-JABALPUR(GC),(SECR)                                                             | RAILWAYS                    | SECR                   | 02/1997                         | 03/1998                                        | 12/2019                                           | 386.30                         | 1544.40                            | 0.00                                      | 299.79              | 261                      |
|      | NAGALAND                                                                               |                             |                        |                                 |                                                |                                                   |                                |                                    |                                           |                     |                          |
| 48   | NEW LINE FROM DIMAPUR TO ZUBZA(KOHIMA) NATIONAL PROJECT (NEFR)                         | RAILWAYS                    | NFR                    | 04/2006                         | 03/2015                                        | 03/2020                                           | 850.00                         | 2973.42                            | 9.23                                      | 249.81              | 60                       |
|      | ODISHA                                                                                 |                             |                        |                                 |                                                |                                                   |                                |                                    |                                           |                     |                          |
| 49   | KHURDA ROAD - BARANG 3RD LINE (DL) (ECOR)                                              | RAILWAYS                    | RVNL                   | 04/2000                         | 03/2009                                        | 10/2016                                           | 133.41                         | 318.33                             | 0.00                                      | 138.61              | 91                       |
| 50   | CHAMPAJHARAN-BIMALGARH DOUBLING EXTENSION                                              | RAILWAYS                    | SER                    | 04/2010                         | 03/2015                                        | 12/2016                                           | 149.90                         | 230.00                             | 54.96                                     | 53.44               | 21                       |
|      | RAJASTHAN                                                                              |                             |                        |                                 |                                                |                                                   |                                |                                    |                                           |                     |                          |
| 51   | 50 MWCAPACITY WIND POWER PROJECT UNDER PHASE II                                        | PETROLEUM                   | HPCL                   | 11/2011                         | 03/2013                                        | 01/2017                                           | 310.00                         | 370.00                             | 17.76                                     | 19.35               | 46                       |
| 52   | CHAMBAL BRIDGE, NH-76 (RJ-5)                                                           | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 02/2010                                        | 05/2017                                           | 275.00                         | 281.31                             | 178.26                                    | 2.29                | 87                       |
|      | SIKKIM                                                                                 |                             |                        |                                 |                                                |                                                   |                                |                                    |                                           |                     |                          |
| 53   | SEVOK RANGPO, NEFR                                                                     | RAILWAYS                    | NFR                    | 04/2008                         | 12/2015                                        | 03/2020                                           | 1339.48                        | 4190.00                            | 82.80                                     | 212.81              | 51                       |
|      | TAMIL NADU                                                                             |                             |                        |                                 |                                                |                                                   |                                |                                    |                                           |                     |                          |
| 54   | PROTOTYPE FAST BREEDER REACTOR (BHAVINI, 500 MWE)                                      | ATOMIC ENERGY               | BHAVNI                 | 09/2003                         | 09/2010                                        | 09/2016                                           | 3492.00                        | 5677.00                            | 4933.84                                   | 62.57               | 72                       |

| SN   | PROJECT                                                            | SECTOR                      | IMPLEMENTI NG AGENCY   | DATE OF APPROVAL (month/year)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   | COST ORIGINAL (Rs. In crore)   | COST ANTICIPAT ED (Rs. In crore)   | CUMULATIV E EXPENDITU RE (Rs. In crore)   | COST OVERRUN^ (%)   | TIME OVERRUN$ (MONTHS)   |
|------|--------------------------------------------------------------------|-----------------------------|------------------------|---------------------------------|------------------------------------------------|---------------------------------------------------|--------------------------------|------------------------------------|-------------------------------------------|---------------------|--------------------------|
| 55   | KUDANKULAM APP (NPCIL)                                             | ATOMIC ENERGY               | NPCIL                  | 12/2001                         | 12/2008                                        | 05/2016                                           | 13171.00                       | 22462.00                           | 21626.00                                  | 70.54               | 89                       |
| 56   | KUNADANKULAM APP TRANS SYSTEM (PGCIL)                              | POWER                       | PGCIL                  | 05/2005                         | 11/2008                                        | 06/2017                                           | 1779.29                        | 2187.32                            | 1907.75                                   | 22.93               | 103                      |
| 57   | ENNORE MANALI EXPRESS WAY,F/O SPECIAL PURPOSE VEHICLE (SPV)        | SHIPPING AND PORTS          | PORT TRUST             | 10/2002                         | 03/2006                                        | 07/2016                                           | 150.00                         | 600.00                             | 139.80                                    | 300.00              | 124                      |
|      | TELANGANA                                                          | TELANGANA                   | TELANGANA              | TELANGANA                       | TELANGANA                                      | TELANGANA                                         | TELANGANA                      | TELANGANA                          | TELANGANA                                 | TELANGANA           | TELANGANA                |
| 58   | RAMAGUNDAM OC-II EXTENSION                                         | COAL                        | SCCL                   | 12/2009                         | 03/2012                                        | 03/2023                                           | 418.97                         | 489.62                             | 481.32                                    | 16.86               | 132                      |
| 59   | RFR OF MANUGURU OC PROJECT                                         | COAL                        | SCCL                   | 11/2012                         | 03/2016                                        | 03/2018                                           | 430.45                         | 486.27                             | 93.52                                     | 12.97               | 24                       |
| 60   | MULTI MODAL TRANSPORT SYSTEM(MMTS) PHASE-II HYDERABAD              | RAILWAYS                    | MRTP                   | 04/2012                         | 03/2016                                        | 12/2017                                           | 632.68                         | 816.55                             | 44.13                                     | 29.06               | 21                       |
|      | TRIPURA                                                            | TRIPURA                     | TRIPURA                | TRIPURA                         | TRIPURA                                        | TRIPURA                                           | TRIPURA                        | TRIPURA                            | TRIPURA                                   | TRIPURA             | TRIPURA                  |
| 61   | AGARTALA SABROOM, NL, NEFR                                         | RAILWAYS                    | NFR                    | 04/2008                         | 03/2014                                        | 03/2018                                           | 813.34                         | 2876.00                            | 546.61                                    | 253.60              | 48                       |
| 62   | CONSTRUCTION AND MAINTEINANCE OF RURAL ROAD UNDER PMGSY PHASE VIII | STEEL                       | HSCL                   | 10/2011                         | 12/2016                                        | 07/2017                                           | 175.49                         | 206.71                             | 141.17                                    | 17.79               | 7                        |
| 63   | CONSTRUCTION AND MAINTEINANCE OF RURAL ROAD UNDER PMGSY PHASE V    | STEEL                       | HSCL                   | 03/2007                         | 12/2015                                        | 03/2017                                           | 149.73                         | 175.94                             | 178.61                                    | 17.50               | 15                       |
|      | UTTAR PRADESH                                                      | UTTAR PRADESH               | UTTAR PRADESH          | UTTAR PRADESH                   | UTTAR PRADESH                                  | UTTAR PRADESH                                     | UTTAR PRADESH                  | UTTAR PRADESH                      | UTTAR PRADESH                             | UTTAR PRADESH       | UTTAR PRADESH            |
| 64 # | UTRATIA-ZAFRABAD, NR (LINE DOUBLING)                               | RAILWAYS                    | NR                     | 04/2006                         | 03/2010                                        | 03/2017                                           | 325.00                         | 2434.00                            | 274.91                                    | 648.92              | 84                       |
| 65   | GANGA BRIDGE TO RAMDEVI CROSSING PH.II NH- 25, KM.75-80.06         | ROAD TRANSPORT AND HIGHWAYS | NHAI                   | 12/2003                         | 09/2008                                        | 06/2016                                           | 155.00                         | 201.66                             | 247.51                                    | 30.10               | 93                       |
|      | UTTARAKHAND                                                        | UTTARAKHAND                 | UTTARAKHAND            | UTTARAKHAND                     | UTTARAKHAND                                    | UTTARAKHAND                                       | UTTARAKHAND                    | UTTARAKHAND                        | UTTARAKHAND                               | UTTARAKHAND         | UTTARAKHAND              |
| 66   | TAPOVAN-VISHNUGAD HEP (4X130MW)                                    | POWER                       | NTPC                   | 11/2006                         | 03/2013                                        | 06/2019                                           | 2978.48                        | 3846.30                            | 2843.00                                   | 29.14               | 75                       |
| 67   | TEHRI PUMPED STORAGE PLANT(1000MW)                                 | POWER                       | THDCIL                 | 07/2006                         | 02/2016                                        | 09/2019                                           | 1657.00                        | 2978.86                            | 1752.36                                   | 79.77               | 43                       |
|      | WEST BENGAL                                                        | WEST BENGAL                 | WEST BENGAL            | WEST BENGAL                     | WEST BENGAL                                    | WEST BENGAL                                       | WEST BENGAL                    | WEST BENGAL                        | WEST BENGAL                               | WEST BENGAL         | WEST BENGAL              |
| 68   | TEESTA LOW DAM HEP, STAGE-IV (4X40 MW) (NHPC)                      | POWER                       | NHPC                   | 09/2005                         | 09/2009                                        | 09/2016                                           | 1061.38                        | 2336.74                            | 2020.05                                   | 120.16              | 84                       |
| 69   | BANKURA - DAMODAR (GC) (SER)                                       | RAILWAYS                    | SER                    | 03/1998                         | 03/2005                                        | 12/2019                                           | 111.90                         | 2371.85                            | 479.90                                    | 2019.62             | 177                      |
| 70   | TAMLUK DIGHA,LINE DOUBLING (SER)                                   | RAILWAYS                    | SER                    | 03/1984                         | 06/2005                                        | 12/2019                                           | 293.97                         | 1428.00                            | 0.00                                      | 385.76              | 174                      |