Lok Sabha Question No. 783 (UNSTARRED), answered on 2025-12-04
Subject: Bharatmala Pariyojana Projects in Bihar
Ministry: ROAD TRANSPORT AND HIGHWAYS
Asked by: Dr. Mohammad Jawed

## GOVERNMENT OF INDIA MINISTRY OF ROAD TRANSPORT AND HIGHWAYS

## LOK SABHA UNSTARRED QUESTION NO. 783 ANSWERED ON 4 TH  DECEMBER, 2025

## BHARATMALA PARIYOJANA PROJECTS IN BIHAR

783.  DR. MOHAMMAD JAWED:

Will the Minister of ROAD TRANSPORT AND HIGHWAYS सड़क परिवहन औि िाजमार्ग मंत्री

be pleased to state:

- (a)  the  total  number  of  projects  sanctioned  so  far  under  the Bharatmala Pariyojana in the State of Bihar;
- (b)  the  details  of  these  projects,  including  their  target  dates  of completion and actual dates of completion for those that have been completed;
- (c) the reasons for delay, if any, in the execution of certain projects;
- (d)  the  total  amount  of  funds  allotted,  released  and  utilised  under the scheme in Bihar, project-wise details thereof; and
- (e) the number and total length of rural roads constructed under the Bharatmala  Pariyojana  in  Bihar  along  with  district-wise  details thereof?

## ANSWER

## THE MINISTER OF ROAD TRANSPORT AND HIGHWAYS (SHRI NITIN JAIRAM GADKARI)

- (a) 31 projects have been sanctioned under the Bharatmala Pariyojana in the State of Bihar.

(b) to (e) Details enclosed at Annexure.

ANNEXURE REFERRED TO IN REPLY TO PARTS (b) TO (e) OF LOK SABHA UNSTARRED  QUESTION  NO. 783 ANSWERED  ON  4 TH DECEMBER, 2025 ASKED BY DR. MOHAMMAD JAWED REGARDING

'BHARATMALA PARIYOJANA PROJECTS IN BIHAR'. Details of Bharatmala Pariyojana projects in Bihar:

<!-- image -->

|    | Project Name                                                                                                                                                                                   |   Total Length (km) | District           | Length in district (km)                        |   Cost (Rs in crore) | Scheduled/ Revised date of completion   | Reasons for delay, if any                                          |
|----|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------------------|--------------------|------------------------------------------------|----------------------|-----------------------------------------|--------------------------------------------------------------------|
|  1 | Construction of 2nd Flyover (LCW) in Kishanganj town starting from Km. 472.300 to Km. 475.480 of NH - 31 (Total length - 3.180 Km.) in the state of Bihar on EPC mode.                         |               3.18  | Kishanganj         | 3.18                                           |               160.29 | 18.08.2023                              | • Covid-19 • CA/NRC protest • Yash Cyclone • Traffic block from DA |
|  2 | 4-laning of Galgalia - Bahadurganj Section of NH- 327E from Ch. 0+00 to Ch. 49+00 (existing Ch. 0+00 to 48+980) *length 49 Km+ in the State of Bihar                                           |              49     | Kishanganj         | 49                                             |              1282.97 | 06.04.2025                              | Delay in preconstruction activities                                |
|  3 | 4L of Bahadurganj Araria section from Km49.000 to Km 94.000 (Package-II) of NH-327E                                                                                                            |              44.983 | Kishanganj, Araria | Kishanganj- 18 Araria- 26.983                  |              1358.77 | 10.08.2024                              | Delay in preconstruction activities                                |
|  4 | Four laning of Arrah to Pararia section of NH-319 (Old NH-30) from km. 0+000 to km. 54+530 (Design Chainage) in the State of Bihar under Bharatmala pariyojana Phase-I on EPC Mode (Package-I) |              54.75  | Bhojpur, Buxer     | Bhojpur- 33 Km. Buxar- 15 Km. Rohtas - 6.5 Km. |               787.93 | 30.01.2023                              |                                                                    |

<!-- image -->

<!-- image -->

|   9 | Four laning of Pararia to Mohania section of NH- 319(Old NH-30) from Km54+530 toKm 115+330 (Design Chainage) in the State of Bihar under Bharatmala pariyojana Pahse-I on EPC Mode (Package II)                                                                        |   60.8 | Rohtas Kaimur   |   Rohtas-40.5 Kaimur- 20.3 827.51 |   Rohtas-40.5 Kaimur- 20.3 827.51 | 30.11.2025   | Due to delay in permission and approvals of ROB from Railways Department.                                      |
|-----|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------|-----------------|-----------------------------------|-----------------------------------|--------------|----------------------------------------------------------------------------------------------------------------|
|  10 | Construction of 4 Lane Elevated Highway and at grade improvements at Gopalganj Town from Design Ch. 384+000 to Ch. 386+750 on NH-28, in State of Bihar on EPC mode                                                                                                     |  2.75  | Gopalganj       |                             2.75  |                            184.9  | 31.12.2025   | Due to decision regarding construction of SVUP. Presence of underground Water pipeline inMCW and Service Road. |
|  11 | Construction of leftover portion of additional 2-lane Gandak Bridge and rehabilitation of existing operational 2-lane Gandak Bridge in km 423-424 of NH-28 (New NH-27) in the State of Bihar on item rate contract (percentage contract)                               |  2.75  | Gopalganj       |                             2.75  |                            137.23 | 30.06.2026   | Delay in finalization of structures design                                                                     |
|  12 | Construction of 4-lane Elevated Section and at- grade improvement at Begusarai town section of NH-31 from design chainage Km.221.047 to Km.225.302 in the state of Bihar on EPC mode.                                                                                  |  4.255 | Begusarai       |                             4.255 |                            348.38 | 31.03.2026   | Due to extension of 664m elevated section.                                                                     |
|  13 | Six laning of Aurangabad to Bihar - Jharkhand Border (Chordaha), Section of NH-2 from 209+827 to km. 249.525 (PKG-II) in the State of Bihar under Bharatmala on EPC Mode.                                                                                              | 39.698 | Gaya            |                            39.698 |                            738    | 15.12.2025   | Due to delay in the Land Acquisition and Tree cutting permission                                               |
|  14 | Construction of Four lane access controlled Greenfield National Highway from Amas (on NH-02) (Ch. 00+000 Km) to village Shivrampur (Ch. 55+002 km), at NH-119D under Bharatmala Pariyojna in the state of Bihar- (Amas - Darbhanga Package-I of 55.002 Km) on HAMmode. | 55.002 | Gaya            |                            55.002 |                           1427    | 31.03.2026   | Delay in Land Acquisition and Slow progress by Concessionaire.                                                 |

<!-- image -->

|   15 | Construction of Four lane access Controlled Greenfield National Highway from Shivrampur (Ch 55+002) to Ramnagar (Ch 109+324) of NH-119D under Bharatmala Pariyojana in the State of Bihar on Hybrid Annuity Mode (Pkg-II).                             |   54.32 | Jehanabad             | 38.2                                      |   848.77 | 30.06.2026   | Progress has been impacted due to delay in Land Acquisition.                                                  |
|------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|-----------------------|-------------------------------------------|----------|--------------|---------------------------------------------------------------------------------------------------------------|
|   16 | Construction of Four lane access controlled Greenfield National Highway from Kalyanpur (Ch.00+000) to Balbhadarpur (Ch. 47+000), at NH-119D under Bharatmala Pariyojana in the state of Bihar- (Amas - Darbhanga Package-III of 47.000 Km) on HAMMode. |   47    | Vaishali, Samastipur  | Vaishali- 14.800 & Samastipur -32.200     |  1969.3  | 31.12.2025   | Slow progress by the Concessionaire.                                                                          |
|   17 | Construction of Four lane access-controlled Greenfield National Highway from Balbhadarpur (Ch.47+000) to Bela Nawada (Ch. 89+210) section of NH-119D under Bharatmala Pariyojna in the state of Bihar (Amas Darbhanga /Package-4) on                   |   42.21 | Darbhanga, Samastipur | Samastipur -19.450 Km & Darbhanga- 22.760 |  2118.46 | 10.03.2026   | Due to delay in approval of ROB, delay due to Land hindrance of 2.40 KMand also due to force majeure of flood |
|   18 | Rehabilitation and Up- gradation of Chorma- Bargainia section of National Highways No. 227F to 2 Lane with paved shoulder from Design Ch. 0+000 to Ch. 34+566 in the state of Bihar onHAM Mode.                                                        |   34.57 | East Champaran        | 34.57                                     |   393.11 | 30.01.2026   | -                                                                                                             |
|   19 | Construction of 6- Lane Bridge and its approaches across River Ganga as Part of Patna Ring Road (NH- 131G) starting from Km 8+480 near Sherpur to Km 23+000 near Dighwara in the state of Bihar on EPC Mode.                                           |   14.52 | Patna, Saran          | Patna - 11.820 Km Saran - 2.700 Km        |  3351.62 | 05.09.2027   | -                                                                                                             |

<!-- image -->

<!-- image -->

<!-- image -->

*****