Lok Sabha Question No. 1237 (UNSTARRED), answered on 2016-03-03
Subject: Performance of Highway Developers
Ministry: ROAD TRANSPORT AND HIGHWAYS
Asked by: C. N. JAYADEVAN

## GOVERMNENT OF INDIA MINISTRY OF ROAD TRANSPORT AND HIGHWAYS

## LOK SABHA UNSTARRED QUESTION NO. 1237

ANSWERED ON 03 RD  MARCH, 2016

## PERFORMANCE OF HIGHWAY DEVELOPERS

1237.   SHRI C.N. JAYADEVAN:

Will the Minister of ROAD TRANSPORT AND HIGHWAYS

## औ

be pleased to state:

- (a)  whether  the  Government  proposes  to  scrap  highway  contracts  where  developers  have  not constructed even one kilometer Road since the award of the projects;
- (b) if so, the details of projects awarded between 2010 and 2012 and status thereof project-wise; and
- (c)  the  progress  made  in  the  construction  of  Mannuthy-Vadakkanchery  sector  of  the  National Highway 47 in Kerala?

## ANSWER

## THE MINISTER OF STATE IN THE MINISTRY OF ROAD TRANSPORT AND HIGHWAYS

(SHRI PON. RADHAKRISHNAN)

- (a) Government  has  terminated  a  number  of  National  Highways  projects  in  the  past  on account of failure in achieving condition precedent either by the Authority or the concessionaire and  also  due  to  unwillingness  of  the  concessionaire  to  implement  the  project.  Projects  are terminated  as  a  last  resort  where  developers  are  not  able  to  carry  out  works.  Thereafter  such projects are restructured and re-bid.
- (b) The  details  of  National  Highways  projects  awarded  between  2010  and  2012  and  their status, project-wise, are placed at Annexure.
- (c) Currently physical progress of work on Mannuthy-Vadakkanchery section of NH 47 in the State of Kerala is 12.5 %.

ANNEXURE REFERRED TO IN REPLY TO PART (b) OF LOK SABHA UNSTARRED QUESTION NO. 1237 ANSWERED ON 03 RD MARCH, 2016 ASKED BY SHRI C.N. JAYADEVAN REGARDING 'PERFORMANCE OF HIGHWAY DEVELOPERS'

## DETAILS OF NATIONAL HIGHWAYS PROJECTS AWARDED BETWEEN 2010 AND 2012 AND THEIR STATUS, PROJECT-WISE

|   Sl. No | Name of the Project                                | NH No   |   Length |   Length Completed | Funded By   |   Cost (Rs in crores) | Actual date of award   | Date of completion as per schedule   | Date of Completion now estimated   | State Name     | Present Status                       |
|----------|----------------------------------------------------|---------|----------|--------------------|-------------|-----------------------|------------------------|--------------------------------------|------------------------------------|----------------|--------------------------------------|
|        1 | Vijayawada-Gundugolanu                             | 5       |  103.59  |               0    | BOT         |               1684    | February- 2012         | February- 2017                       | February- 2017                     | Andhra Pradesh | Re-awarded                           |
|        2 | Six Laning of Nellore- Chilkaluripet               | 5       |  183.52  |             164.35 | BOT         |               1535    | May-2010               | May-2014                             | June-2016                          | Andhra Pradesh | Under Implementation                 |
|        3 | Six-Laning of Gundugolanu Rajamundry               | 5       |  120.741 |               0    | BOT         |               1617    | March- 2012            |                                      |                                    | Andhra Pradesh | Terminated/LOA Cancelled/ Foreclosed |
|        4 | Six-Laning of Anandapuram- Visakapatnam-Anakapalli | 5       |   58.222 |               0    | BOT         |                839    | March- 2012            |                                      |                                    | Andhra Pradesh | Terminated/LOA Cancelled/ Foreclosed |
|        5 | Vijayawada-Machhlipatnam                           | 9       |   64.611 |               0    | BOT         |                606    | November -2011         |                                      |                                    | Andhra Pradesh | Re-awarded                           |
|        6 | 4 Laning of Khagaria- Bakhtiarpur                  | 31      |  112.982 |               0    | BOT         |               1635.33 | March- 2012            |                                      |                                    | Bihar          | Re-awarded                           |
|        7 | 2-Laning with PS khagaria - Purnea                 | 31      |  140     |             138.8  | Annuity     |                664    | February- 2011         | February- 2014                       | March-2016                         | Bihar          | PCOD Issued                          |
|        8 | Patna - Bakhtiarpur                                | 30      |   50.6   |              49.15 | BOT         |                574    | December -2010         | March-2014                           | March-2016                         | Bihar          | PCOD Issued                          |
|        9 | Motihari-Raxaul                                    | 28A     |   68.79  |              28.81 | BOT         |                375.09 | January- 2011          | April-2014                           | March-2016                         | Bihar          | PCOD Issued                          |
|       10 | Forbesganj-Jogwani                                 | 57A     |    9.258 |               1    | Annuity     |                 73.55 | May-2010               | October- 2013                        | October-2013                       | Bihar          | Re-awarded                           |
|       11 | Gopalganj-Chappra                                  | 85      |   92     |              12    | Annuity     |                325    | February- 2011         | May-2014                             | June-2014                          | Bihar          | Re-awarded                           |
|       12 | Chappra-Hajipur                                    | 19      |   65     |              24.2  | Annuity     |                575    | May-2010               | July-2013                            | December- 2016                     | Bihar          | Under Implementation                 |
|       13 | Patna - Buxar                                      | 30/ 84  |  124.85  |               0    | BOT         |               1129.11 | November -2011         |                                      |                                    | Bihar          | Re-awarded                           |

|   14 | Muzaffarpur - Sonbarsa                                                       | 77       | 86      |   79.13 | Annuity   |   511.54 | July-2010       | November- 2013   | March-2016     | Bihar                          | PCOD Issued                          |
|------|------------------------------------------------------------------------------|----------|---------|---------|-----------|----------|-----------------|------------------|----------------|--------------------------------|--------------------------------------|
|   15 | Mokama- Munger                                                               | 80 69.27 |         |  60.482 | Annuity   |   351.54 | May-2010        | May-2013         | March-2016     | Bihar                          | PCOD Issued                          |
|   16 | Muzaffarpur - Barauni                                                        | 28       | 107.56  | 101.5   | BOT       |   356.4  | October- 2011   | July-2014        | December- 2017 | Bihar                          | Under Implementation                 |
|   17 | Varanasi-Aurangabad                                                          | 2        | 192.4   |  53.92  | BOT       |  2848    | April- 2010     | March-2014       | April-2017     | Bihar/ Uttar Pradesh           | Under Implementation                 |
|   18 | Six-Laning of Aurangabad- Barwa Adda                                         | 2        | 221.346 |   0     | BOT       |  2340    | March- 2012     |                  |                | Bihar[70]/ Jharkhand [151.346] | Terminated/LOA Cancelled/ Foreclosed |
|   19 | 4-Laning of Raipur - Bilaspur                                                | 200      | 126.525 |   0     | BOT       |  1216.03 | November -2011  |                  |                | Chhattisgarh                   | Re-awarded                           |
|   20 | Orissa/Chattisgarh Border - Aurang                                           | 6        | 150.4   | 125.31  | BOT       |  1232    | August- 2011    | August- 2015     | March-2016     | Chhattisgarh                   | Re-awarded                           |
|   21 | Six Laning of Mehrauli- Gurgaon road (Andheria More of Delhi-Haryana Border) | 236      | 7.45    |   7.45  | MoRTH     |   166.6  | March- 2010     | August- 2010     | December- 2011 | Delhi                          | 6 Laned                              |
|   22 | 4/6 Laning of Maharastra/Goa Border - Panaji Goa/ Karnatka Border            | 17       | 139     |   0     | BOT       |  1872    | May-2010        |                  |                | Goa                            | Terminated/LOA Cancelled/ Foreclosed |
|   23 | Panji-Goa/Karnatka Border                                                    | 4A       | 69      |   0     | BOT       |   471    | January- 2010   |                  |                | Goa                            | Terminated/LOA Cancelled/ Foreclosed |
|   24 | Ahmedabad to Vadodara                                                        | 8        | 102.3   |  97.55  | BOT       |  2125.24 | April- 2011     | December- 2015   | June-2016      | Gujarat                        | Under Implementation                 |
|   25 | Samaikhiali-Gandhidham                                                       | 8A       | 56.16   |  55     | BOT       |   805.39 | January- 2010   | March-2013       | February- 2016 | Gujarat                        | Under Implementation                 |
|   26 | Vadodara-Surat                                                               | 8        | 6.74    |   0     | NHAI      |   503.16 | April- 2012     | August- 2016     | August-2016    | Gujarat                        | Under Implementation                 |
|   27 | 4 laning of Jetpur-Somnath section of NH-8D (approved length 127.6)          | 8D       | 123.45  |  99.5   | BOT       |   828    | September -2010 | September- 2014  | June-2016      | Gujarat                        | PCOD Issued                          |
|   28 | 4 Laning of Ahmedabad to Godhara                                             | 59       | 117.6   | 117.42  | BOT       |  1008.5  | January- 2010   | June-2013        | June-2016      | Gujarat                        | PCOD Issued                          |
|   29 | 4 Laning of Godhara to Gujarat /MP Border                                    | 59       | 87.285  |  86.89  | BOT       |   785.5  | January- 2010   | August- 2013     |                | Gujarat                        | PCOD Issued                          |
|   30 | Kandla - Mundra Port                                                         | 8A       | 71.4    |  60.7   | BOT       |   953.88 | January- 2010   | July-2013        | June-2016      | Gujarat                        | Under Implementation                 |
|   31 | 4-Laning of Rohtak-Jind                                                      | 71       | 48.6    |   0.5   | BOT       |   283.25 | December -2011  | October- 2015    | December- 2016 | Haryana                        | Under Implementation                 |
|   32 | 4 Laning of UP/Haryana Border-Yamunanagar-Saha- Barwala- Panchkula           | 73       | 107     |   0     | BOT       |   934.94 | March- 2012     | May-2018         | May-2018       | Haryana                        | Re-awarded                           |
|   33 | Panipat - Rohtak                                                             | 71A      | 80.858  |  80.858 | BOT       |   807    | January-        | October-         | January-2014   | Haryana                        | 4 LANED                              |

|    |                                                                            |     |        |       |         |         | 2010            | 2014            |                 |                  |                                      |
|----|----------------------------------------------------------------------------|-----|--------|-------|---------|---------|-----------------|-----------------|-----------------|------------------|--------------------------------------|
| 35 | 4-Laning of Punjab/Haryana                                                 |     | 68     | 0     | BOT     | 438.75  | 2010 March-     | 2013 September- | September-      | Haryana          | Under Implementation                 |
|    | Border-Jind                                                                | 71  |        |       |         |         | 2012            | 2016            | 2016            | Haryana/         |                                      |
| 36 | Delhi - Agra                                                               | 2   | 179.5  | 87    | BOT     | 1928.22 | May-2010        | April-2015      | April-2016      | Uttar Pradesh    | Under Implementation                 |
| 37 | Kiratpur-Ner Chowk                                                         | 21  | 84.32  | 0     | BOT     | 1916.79 | February- 2012  | November- 2016  | November- 2016  | Himachal Pradesh | Under Implementation                 |
| 38 | Jammu - Udhampur                                                           | 1A  | 65     | 59.5  | Annuity | 1813.76 | April- 2010     | June-2014       | June-2016       | Jammu & Kashmir  | PCOD ISSUED                          |
| 39 | Srinagar to Banihal                                                        | 1A  | 67.76  | 18    | Annuity | 1100.70 | September -2010 | June-2014       | June-2016       | Jammu & Kashmir  | Under Implementation                 |
| 40 | Quazigund-Banihal                                                          | 1A  | 15.25  | 0     | Annuity | 1987.00 | April- 2010     | June-2016       | June-2016       | Jammu & Kashmir  | Under Implementation                 |
| 41 | Chenani-Nashri                                                             | 1A  | 12     | 0     | Annuity | 2159.00 | May-2010        | May-2016        | May-2016        | Jammu & Kashmir  | Under Implementation                 |
| 42 | 4 Laning of Barhi - Hazaribagh                                             | 33  | 41.314 | 15    | BOT     | 398.00  | May-2010        | February- 2014  | September- 2015 | Jharkhand        | Terminated/LOA Cancelled/Foreclose d |
| 43 | Ranchi - Rargaon - Jamshedpur                                              | 33  | 163.5  | 13.88 | Annuity | 1479.00 | March- 2011     | June-2015       | May-2017        | Jharkhand        | Under Implementation                 |
| 44 | Hyderabad-Bangalore (Upgradation on existing Six Lane)                     | 7   | 22.12  | 22.12 | BOT     | 680.00  | February- 2010  | November- 2012  | July-2014       | Karnataka        | 6-Laned                              |
| 45 | Hospet-Bellary-Karnataka/ AP Border                                        | 63  | 95.44  | 0     | BOT     | 910.08  | October- 2011   |                 |                 | Karnataka        | Terminated/LOA Cancelled/ Foreclosed |
| 46 | 4-Laning of Goa/Karnataka Border-Kundapur Section                          | 17  | 187.24 | 14    | BOT     | 1655.01 | July-2012       | August- 2016    | August-2016     | Karnataka        | Re-awarded                           |
| 47 | MH/ KNT Border Sangareddy                                                  | 9   | 145    | 65    | BOT     | 1266.60 | November -2011  | September- 2016 | September- 2016 | Karnataka        | Under Implementation                 |
| 48 | 4-Laning of Hoskote-Dobbaspet                                              | 207 | 80.02  | 0     | BOT     | 720.69  | March- 2012     | May-2016        | May-2016        | Karnataka        | Under Implementation                 |
| 49 | Hospet - Chitradurga                                                       | 13  | 120.03 | 0     | BOT     | 1033.66 | November -2011  |                 |                 | Karnataka        | Re-awarded                           |
| 50 | Chitradurga -Tumkur Bypass                                                 | 4   | 114    | 114   | BOT     | 839.00  | May-2010        | August- 2013    | June-2014       | Karnataka        | Under Implementation                 |
| 51 | Belgaum-Dharwad                                                            | 4   | 79.36  | 79.36 | BOT     | 480.00  | May-2010        | June-2013       | August-2015     | Karnataka        | 6 Laned                              |
| 52 | 4 Laning of Belgaum-Khanpur and 2 Laning with PS of Khanpur-KNT/Goa border | 4A  | 81.89  | 0     | BOT     | 359.00  | July-2010       | September- 2013 | December- 2016  | Karnataka        | Under Implementation                 |
| 53 | Bijapur - Hungund Section                                                  | 13  | 97.22  | 97.22 | BOT     | 748.00  | February- 2010  | March-2013      | April-2012      | Karnataka        | 4 Laned                              |

|   54 | 4 Laning of Mulbagal - Karnataka / AP border                                                 | 4        |   22.18 |   21.5 | BOT     |   141.11 | March- 2012     | May-2014       | March-2016      | Karnataka                               | PCOD Issued                          |
|------|----------------------------------------------------------------------------------------------|----------|---------|--------|---------|----------|-----------------|----------------|-----------------|-----------------------------------------|--------------------------------------|
|   55 | Hungund-Hospet                                                                               | 13       |  97.89  |  97.89 | BOT     |   946    | February- 2010  | March-2013     | March-2014      | Karnataka                               | 4 Laned                              |
|   56 | Devihalli-Hassan                                                                             | 48       |  77.23  |  77.2  | BOT     |   453    | April- 2010     | May-2013       | August-2015     | Karnataka                               | 4 Laned                              |
|   57 | Walayar - Vadakkancherry                                                                     | 47       |  53.49  |  53.49 | BOT     |   682    | August- 2012    | November- 2015 | November- 2015  | Kerala                                  | 4 Laned                              |
|   58 | KNT/Kerala Border to Kanuur                                                                  | 17       | 126.6   |   0    | BOT     |  1157.16 | May-2010        |                |                 | Kerala                                  | Under Implementation                 |
|   59 | Charthalai-ochira                                                                            | 47       |  83.6   |   0    | BOT     |  1535    | January- 2010   |                |                 | Kerala                                  | Terminated/LOA Cancelled/ Foreclosed |
|   60 | Jabalpur to Lakhanadone                                                                      | 7        |  80.82  |   0    | BOT     |   776.76 | July-2011       |                |                 | Madhya Pradesh                          | Re-awarded                           |
|   61 | Four laning of Jabalpur-Katni- Rewa                                                          | 7        | 225.686 |   0    | BOT     |  1895.45 | August- 2011    |                |                 | Madhya Pradesh                          | Re-awarded                           |
|   62 | Four laning of Gwalior-Shivpuri                                                              | 3        | 125.03  |  83    | BOT     |  1055    | September -2011 | November- 2015 | June-2016       | Madhya Pradesh                          | Under Implementation                 |
|   63 | Four laning of Shivpuri-Dewas                                                                | 3        | 330.21  |   0    | BOT     |  2815    | September -2011 |                |                 | Madhya Pradesh                          | Re-awarded                           |
|   64 | Indore-Dewas                                                                                 | 3        |  45.05  |  40.67 | BOT     |   325    | March- 2010     | May-2013       | September- 2016 | Madhya Pradesh                          | Under Implementation                 |
|   65 | Bhopal-Sanchi                                                                                | 86Ex     |  53.78  |  16.67 | Annuity |   209    | May-2010        | January- 2013  | December- 2015  | Madhya Pradesh                          | Terminated/LOA Cancelled/ Foreclosed |
|   66 | 4 Laning of Obedullaganj-Betul                                                               | 69       | 125     |   1.5  | BOT     |   912    | February- 2012  | August- 2016   | August-2016     | Madhya Pradesh                          | Under Implementation                 |
|   67 | 4 Laning of Nagpur Betul                                                                     | 69       | 176.3   | 172.13 | Annuity |  2498.76 | May-2010        | August- 2014   | March-2016      | Madhya Pradesh[120]/ Maharashtra[56. 3] | Under Implementation                 |
|   68 | 2-laning with PS of Multai- Chhindwara-Seoni section & Narsinghpur-Amarwara- Umranala-Saoner | 69A &26B | 418     | 418    | NHAI    |  1565    | October- 2010   | October- 2014  | March-2015      | Madhya Pradesh[405] / Maharashtra[13]   | 2 Laned                              |
|   69 | 4-Laning of Amravati-Jalgaon                                                                 | 6        | 275.225 |   0    | BOT     |  2537.81 | March- 2012     |                |                 | Maharashtra                             | Re-awarded                           |
|   70 | 4-Laning of Jalgaon- Maharashtra/Gujrat Border                                               | 6        | 208.844 |   0    | BOT     |  1968.37 | March- 2012     |                |                 | Maharashtra                             | Re-awarded                           |
|   71 | 4-Laning of Solapur - Maharashtra/ Karnatka Section                                          | 9        | 100.06  |  13    | BOT     |   923.04 | December -2011  | November- 2016 | December- 2016  | Maharashtra                             | Under Implementation                 |
|   72 | Pune - Satara                                                                                | 4        | 140.35  |  91.86 | BOT     |  1724.55 | January- 2010   | March-2013     | December- 2016  | Maharashtra                             | Under Implementation                 |
|   73 | Nagpur-Wainganga Bridge                                                                      | 6        |  45.43  |  45.43 | BOT     |   484.19 | May-2011        | October-       | March-2016      | Maharashtra                             | PCOD Issued                          |

|    |                                                              |         |         |        |         |         |                  | 2014            |                |                                     |                                                     |
|----|--------------------------------------------------------------|---------|---------|--------|---------|---------|------------------|-----------------|----------------|-------------------------------------|-----------------------------------------------------|
| 75 | 4 Laning of Solapur - Bijapur                                | 13      | 110.542 |   0    | BOT     | 1002.48 | 2010 March- 2012 |                 |                | Maharashtra[35] /Karnataka[75.5 42] | Implementation Terminated/LOA Cancelled/ Foreclosed |
| 76 | 2 Laning of Jowai - Meghalaya/Assam Border                   | 44      | 102     |   0    | BOT     |  390    | March- 2012      |                 |                | Meghalaya                           | Re-awarded                                          |
| 77 | 2-Laning of Shilong-Bypass                                   | 40 & 44 |  48.76  |  48.76 | Annuity |  226    | May-2010         | February- 2014  | March-2014     | Meghalaya                           | 2 Laned                                             |
| 78 | Jorbat-Barapani                                              | 40      |  61.8   |  56.56 | Annuity |  536    | May-2010         | January- 2014   | June-2016      | Meghalaya                           | Under Implementation                                |
| 79 | 4-Laning of Cuttak - Angul                                   | 42      | 112     |   0    | BOT     | 1123.69 | November -2011   |                 |                | Odisha                              | Terminated/LOA Cancelled/ Foreclosed                |
| 80 | 4-Laning of Angul - Sambalpur                                | 42      | 153     |   0    | BOT     | 1220.32 | November -2011   |                 |                | Odisha                              | Terminated/LOA Cancelled/ Foreclosed                |
| 81 | Birmitrapur to Barkote (4 Lane- 75.66 Km)-(2 Lane-49.955 Km) | 23      | 125.615 |   0    | BOT     |  778.15 | March- 2012      |                 |                | Odisha                              | Terminated/LOA Cancelled/ Foreclosed                |
| 82 | Six Laning of Chandikhol- Jagatpur-Bhubaneswar               | 5       |  67     |  61.1  | BOT     | 1047    | April- 2010      | June-2014       | March-2016     | Odisha                              | Under Implementation                                |
| 83 | Bhubneshwar-Puri                                             | 203     |  67     |  58.44 | BOT     |  500.29 | May-2010         | August- 2013    | March-2016     | Odisha                              | Under Implementation                                |
| 84 | Panikholi-Rimoli                                             | 215     | 163     |  81.3  | BOT     | 1410    | August- 2011     | October- 2015   | October-2016   | Odisha                              | Under Implementation                                |
| 85 | Sambalpur-Baragarh- Chattisgarh/Orrisa Border                | 6       |  88     |  88    | BOT     |  909    | May-2010         | May-2014        | October-2015   | Odisha                              | 4 Laned                                             |
| 86 | Rimoli - Roxy - Rajamunda                                    | 215     |  96     |   9.8  | BOT     |  586    | April- 2010      | January- 2014   | December- 2016 | Odisha                              | Under Implementation                                |
| 87 | Four lanning of Ludhiyana- Talwandi section                  | 95      |  78     |  54    | BOT     |  479    | December -2010   | September- 2014 | March-2016     | Punjab                              | Under Implementation                                |
| 88 | Reengus - Sikar                                              | 11      |  43.887 |  40.97 | Annuity |  333.51 | March- 2011      | September- 2014 | March-2016     | Rajasthan                           | PCOD Issued                                         |
| 89 | Kota - Jhalawar                                              | 12      |  88.09  |   0    | BOT     |  530.01 | April- 2011      |                 |                | Rajasthan                           | Terminated/LOA Cancelled/ Foreclosed                |
| 90 | Deoli - Kota                                                 | 12      |  83     |  82.39 | BOT     |  593    | April- 2010      | July-2013       | April-2016     | Rajasthan                           | Under Implementation                                |
| 91 | Beawar-Pali-Pindwara                                         | 14      | 244.12  | 244.12 | BOT     | 2388    | May-2011         | June-2014       | March-2016     | Rajasthan                           | PCOD Issued                                         |
| 92 | 2-Lane with PS of Rajasthan Border-Fatehpur-Salasar Section  | 65      | 154.141 |  15.38 | BOT     |  530.07 | November -2012   | August- 2016    | August-2016    | Rajasthan                           | Under Implementation                                |
| 93 | 4-Laning of Rajsamand-                                       | 758     |  87.25  |  80.91 | BOT     |  677.79 | November         | April-2016      | April-2016     | Rajasthan                           | Under                                               |

|     | Gangapur-Bhilwara                                                                 |                |         |        |         |         | -2012           |                 |                 |                               | Implementation                       |
|-----|-----------------------------------------------------------------------------------|----------------|---------|--------|---------|---------|-----------------|-----------------|-----------------|-------------------------------|--------------------------------------|
|  94 | 4 Laning of Gomti Chauraha - Udaipur                                              | 8              |  79.31  |  79.31 | BOT     |  914.5  | March- 2012     | October- 2015   | February- 2016  | Rajasthan                     | Under Implementation                 |
|  95 | Six Laninig of Kishangarh - Udaipur-Ahmedabad                                     | 79A, 79, 76 &8 | 555.5   |   0    | BOT     | 5387.3  | September -2011 |                 |                 | Rajasthan[434.5 ]/Gujrat[121] | Under Implementation                 |
|  96 | Chengapalli to Coimbatore Bypass and End of Coimbatore Bypass to TN/Kerala Border | 47             |  54.83  |  49.31 | BOT     |  852    | January- 2010   | March-2013      | June-2016       | Tamil Nadu                    | Under Implementation                 |
|  97 | Walajapet-Poonamalee                                                              | 46             |  93     |   2.37 | BOT     | 1287.95 | May-2012        | November- 2015  | March-2017      | Tamil Nadu                    | Under Implementation                 |
|  98 | Six Laning of Krishnagiri- walajhapet section                                     | 46             | 148.3   | 142.6  | BOT     | 1250    | March- 2010     | December- 2013  | December- 2017  | Tamil Nadu                    | Under Implementation                 |
|  99 | 2 Laning of Dindigul- Perigulam-Theni-Kumili                                      | 220            | 134     |  87.27 | Annuity |  485    | May-2010        | August- 2013    | December- 2017  | Tamil Nadu                    | Under Implementation                 |
| 100 | 2-Laning of Krishnagiri- Tindivanam                                               | 66             | 176.51  | 100.37 | Annuity |  624    | May-2011        | April-2014      | December- 2016  | Tamil Nadu                    | Under Implementation                 |
| 101 | Two Laning of Trichy - Karaikudi and Trichy Bypass                                | 210& 67        | 110.372 |  91.7  | Annuity |  374    | May-2010        | May-2013        | December- 2017  | Tamil Nadu                    | PCOD Issued                          |
| 102 | 4 Laning of Coimbatore- Mettupalayam                                              | 67             |  53.93  |   0    | BOT     |  592    | July-2012       |                 |                 | Tamil Nadu                    | Terminated/LOA Cancelled/ Foreclosed |
| 103 | Development of Adiquate Road Connectivity to Chennai - Ennore Port Connectivity   | SR             |  30.2   |  28    | SPV     |  600    | December -2010  | June-2013       | June-2016       | Tamil Nadu                    | Under Implementation                 |
| 104 | Six Laning of Hosur-Krishnagiri                                                   | 7              |  59.87  |  59.87 | BOT     |  535    | May-2010        | December- 2013  | June-2016       | Tamil Nadu                    | Under Implementation                 |
| 105 | Tirupati -Tiruthani - Chennai                                                     | 205            | 124.7   | 100.93 | BOT     |  571    | April- 2010     | October- 2013   | December- 2017  | Tamil Nadu/ Andhra Pradesh    | PCOD Issued                          |
| 106 | Agra-Etawah Bypass                                                                | 2              | 124.52  |   0    | BOT     | 1207    | November -2011  |                 |                 | Uttar Pradesh                 | Re-awarded                           |
| 107 | Etawah -Chakeri (Kanpur)                                                          | 2              | 160.2   | 159.7  | BOT     | 1573    | November -2011  | September- 2015 | June-2016       | Uttar Pradesh                 | Under Implementation                 |
| 108 | Bareily - Sitapur                                                                 | 24             | 151.2   |  41    | BOT     | 1046    | April- 2010     | September- 2013 | December- 2016  | Uttar Pradesh                 | Under Implementation                 |
| 109 | 2-Laning with PS Agra - Aligarh                                                   | 93             |  81.4   |  81.4  | BOT     |  250.5  | November -2010  | October- 2014   | May-2015        | Uttar Pradesh                 | 2 Laned                              |
| 110 | 2-Laning with PS Kanpur - Kabrai                                                  | 86             | 123.9   | 123.9  | BOT     |  373.47 | November -2010  | July-2014       | August-2015     | Uttar Pradesh                 | 2 Laned                              |
| 111 | 2-Laning with PS Raibariely to Allahabad                                          | 24B            | 119     |  78    | BOT     |  291.36 | December -2010  | January- 2014   | September- 2016 | Uttar Pradesh                 | Under Implementation                 |
| 112 | 2-Laning with PS Aligarh - Kanpur                                                 | 91             | 268     |   0    | BOT     |  723.68 | December -2010  |                 |                 | Uttar Pradesh                 | Terminated/LOA Cancelled/ Foreclosed |

|   113 | Four laning of Meerut Bulandshahar            | 235    |   66.482 |      0 | BOT     |   508.57 | September -2011   |                 |                | Uttar Pradesh                  | Re-awarded                                  |
|-------|-----------------------------------------------|--------|----------|--------|---------|----------|-------------------|-----------------|----------------|--------------------------------|---------------------------------------------|
|   114 | 4-Laning of Lucknow - Sultanpur               | 56     |  125.9   |   0    | BOT     |  1043.51 | October- 2011     |                 |                | Uttar Pradesh                  | Terminated/LOA Cancelled/ Foreclosed        |
|   115 | Lucknow - Raebareli                           | 24B    |   70     |  70    | Annuity |   635.9  | November -2011    | July-2014       | June-2015      | Uttar Pradesh                  | 4 Laned                                     |
|   116 | 2-Laning with PS of Raebareli to Jaunpur      | 231    |  165.5   | 162.8  | Annuity |   569.38 | July-2012         | June-2016       | June-2016      | Uttar Pradesh                  | Under Implementation                        |
|   117 | 4-Laning of Kashipur-Sitarganj                | 74     |   77.2   |  22.68 | BOT     |   605.84 | November -2012    | August- 2016    | August-2016    | Uttarakhand/Utt ar Pradesh     | Under Implementation                        |
|   118 | Rampur - Kathgodam                            | 87     |   93.226 |   0    | BOT     |   790    | November -2011    |                 |                | Uttarakhand                    | Terminated/LOA Cancelled/Foreclose d        |
|   119 | 4 Laning of Brahampore-Faraka                 | 34     |  103     |  78.89 | BOT     |   998.79 | February- 2010    | August- 2013    | July-2017      | West Bengal                    | PCOD Issued                                 |
|   120 | 4 Laning of Faraka-Raiganj                    | 34     |  103     |  72.91 | BOT     |  1078.84 | February- 2010    | August- 2013    | August-2016    | West Bengal                    | Under Implementation                        |
|   121 | 4 Laning of Raiganj-Dalkola                   | 34     |   50     |   0    | BOT     |   580.43 | February- 2010    | August- 2013    | May-2017       | West Bengal                    | Under Implementation                        |
|   122 | 6-Laning of Dhankuni-Khargpur Section         | 6      |  111.4   | 101.75 | BOT     |  1396.18 | February- 2011    | September- 2014 | May-2016       | West Bengal                    | Under Implementation                        |
|   123 | Barasat - Krishnanagar                        | 34     |   84     |   2.07 | Annuity |   867    | February- 2011    | February- 2015  | December- 2017 | West Bengal                    | Under Implementation                        |
|   124 | Krishnanagar - Berhampore                     | 34     |   78     |  39.7  | Annuity |   702.16 | February- 2011    | July-2014       | February- 2017 | West Bengal                    | Under Implementation                        |
|   125 | 4-Laning of Mahulia to Behragora to Kharagpur | 33 & 6 |  127     |   0    | BOT     |   940    | December -2011    |                 |                | West Bengal[30]/Jhar khand[97] | PKGI re-awarded and bids invited for PKG II |

*****