Lok Sabha Question No. 1717 (UNSTARRED), answered on 2016-05-04
Subject: Funding Pattern of SUTP
Ministry: URBAN DEVELOPMENT
Asked by: ADVOCATE NARENDRA KESHAV SAWAIKAR

## GOVERNMENT OF INDIA MINISTRY OF URBAN DEVELOPMENT

## LOK SABHA

## UNSTARRED QUESTION NO. 1717 TO BE ANSWERED ON MAY 4, 2016

## FUNDING PATTERN OF SUTP

NO. 1717  ADV. NARENDRA KESHAV SAWAIKAR:

Will the Minister of URBAN DEVELOPMENT be pleased to state:

- (a) the details of funding pattern of the Sustainable Urban Transport Project (SUTP);
- (b)  the details of works undertaken under the SUTP, city and Statewise including in Goa; and
- (c) the details of present status of ongoing project under SUTP, city and State-wise?

## ANSWER

## THE MINISTER OF URBAN DEVELOPMENT

## (SHRI M.VENKAIAH NAIDU)

(a): The  Sustainable  Urban  Transport  Project  (SUTP)  is  jointly funded by Government of India, State Governments, Project Implementing Agencies (PIUs), International Bank for Reconstruction  and  Development  (IBRD)  (Loan  through  the  World Bank) and Global Environment Facility (GEF) grant through the World Bank  and  United  Nations  Development  Programme  (UNDP).  The agency-wise share is as under:

(Rs. in Crore)

| Funding Agency Total Project Cost      | Funding Agency Total Project Cost   |
|----------------------------------------|-------------------------------------|
| Govt. of India                         | 284.34                              |
| State Govt.                            | 502.14                              |
| Project Implementing Agencies (Cities) | 346.83                              |
| IBRD (Loan through World Bank)         | 629.82*                             |
| GEF (Grant through World Bank & UNDP)  | 135.00*                             |
| Total                                  | 1898.13                             |

* Varies due to fluctuation in the value of US Dollar.

(b) & (c): Details of State & City-wise works undertaken and present status of progress are given at Annex. Goa is not covered under SUTP.

******

Annex referred to in reply to parts (b) & (c) of the Lok Sabha Unstarred Question No. 1717  for  04.05.2016  regarding  'Funding  Pattern  of  SUTP'      and  present  status  of SUTP

| City/ State                                    | Works Undertaken                                                                                                        | Status                                                                                                         | Remarks                                          |
|------------------------------------------------|-------------------------------------------------------------------------------------------------------------------------|----------------------------------------------------------------------------------------------------------------|--------------------------------------------------|
| Pimpri- Chinchwad (Maharashtra)                | Bus Rapid Transit System (BRTS) 04 Corridors - Total 47.4 Km.                                                           | Corridors 2 & 3 launched; Corridor 1 likely to be launched shortly and Corridor 4 construction is in progress. |                                                  |
| Pimpri- Chinchwad (Maharashtra)                | 2 Flyovers                                                                                                              | One completed and construction of other flyover is in progress.                                                |                                                  |
| Pimpri- Chinchwad (Maharashtra)                | Technical Assistance (TA)                                                                                               | Out of 7 TAs, 4 have been awarded and procurement of 3 is to be initiated.                                     |                                                  |
| Hubli- Dharwad (Karnataka)                     | 22.3 Km. of BRTS                                                                                                        | Likely to be operational by end of year 2017.                                                                  | Included in SUTP in June, 2012.                  |
| Hubli- Dharwad (Karnataka)                     | 3 Bus Depot, 24 BRTs stations, NMT                                                                                      | Contracts awarded and work is in progress.                                                                     | Included in SUTP in June, 2012.                  |
| Hubli- Dharwad (Karnataka)                     | Technical Assistance                                                                                                    | All the 8 TAs have been awarded.                                                                               | Included in SUTP in June, 2012.                  |
| Indore (Madhya Pradesh)                        | Intelligent Transport System (ITS) on BRTS                                                                              | Procurement of ITS goods is in progress.                                                                       | BRTS without ITS is operational since May, 2013. |
| Indore (Madhya Pradesh)                        | Technical Assistance                                                                                                    | Out of 7, 3 have been awarded, 1 completed and procurement of 4 in progress.                                   | BRTS without ITS is operational since May, 2013. |
| Naya Raipur (Chhattisgarh)                     | 32 Km. of Cycle track and Pedestrian walkways                                                                           | Construction in advance stage of completion.                                                                   |                                                  |
| Naya Raipur (Chhattisgarh)                     | ITS on BRTS                                                                                                             | Procurement of ITS goods finalised.                                                                            |                                                  |
| Naya Raipur (Chhattisgarh)                     | 1 Bus Depot, 8 Bus Shelter, 1 Control Centre, 2 Pick-up points                                                          | Construction in advance stage of completion.                                                                   |                                                  |
| Naya Raipur (Chhattisgarh)                     | Technical Assistance (TA)                                                                                               | All the 9 TAs have been awarded and 3 completed.                                                               |                                                  |
| Mysore (Karnataka), ITS on & off board buses   | Provision of ITS on 500 Buses, 105 Bus Stops, 45 Platforms and 6 Bus Terminals                                          | Completed and operational since November, 2012.                                                                |                                                  |
| Mysore (Karnataka), ITS on & off board buses   | Technical Assistance                                                                                                    | Out of 4, 3 have been awarded, 1 completed and procurement of 1 is in progress.                                |                                                  |
| Mysore (Karnataka), Public Bike Sharing Scheme | Public Bike Sharing (PBS) having 550 bikes (530 normal and 20 geared), 52 docking stations and a central control centre | Contract awarded on 04 th January, 2016.                                                                       | Included in SUTP in Feb., 2015.                  |

Note: All the works under SUTP are expected to be completed by 31-03-2018.

*****