Lok Sabha Question No. 5336 (UNSTARRED), answered on 2025-04-03
Subject: Establishment of Multi-Modal Logistics Parks
Ministry: ROAD TRANSPORT AND HIGHWAYS
Asked by: Shri G Lakshminarayana

be pleased to state:

- (a)  the  details  of  all  approved,  under-construction  and  operational Multi-Modal  Logistics  Parks (MMLPs)  along  with  their  location,  land area and implementation agency, State-wise;
- (b)  the  timeline  of  each  MMLP  including  their  dates  of  approval, initiation of bidding, Detailed Project Report (DPR) and feasibility study completion, commencement of construction and expected completion timeline;
- (c)  the  number of MMLPs approved under Bharatmala Pariyojana and their current status along with the reasons for delays, if any;
- (d)  the  total  funds  allocated,  sanctioned  and  utilized  for  each  MMLP during the last five years, year and State-wise;
- (e) whether any cost overruns have occurred, if so, the details thereof;
- (f) the employment generated by these MMLPs so far, both direct and indirect, State and project-wise;
- (g) whether any MMLPs are facing delays due to land acquisition/environmental clearances/lack of private investment, if so, the steps taken to resolve these challenges; and
- (h)  whether the Government has assessed the expected reduction in freight costs and transit times, if so, the details thereof?

## GOVERNMENT OF INDIA

## MINISTRY OF ROAD TRANSPORT AND HIGHWAYS

## LOK SABHA UNSTARRED QUESTION NO- 5336 ANSWERED ON 03 RD  APRIL, 2025

## ESTABLISHMENT OF MULTI-MODAL LOGISTICS PARKS

5336.  SHRI G LAKSHMINARAYANA:

## Will the Minister of ROAD TRANSPORT AND HIGHWAYS

सड़क परिवहन एवं िाजमार्ग मंत्री

## ANSWER

## THE MINISTER OF ROAD TRANSPORT AND HIGHWAYS (SHRI NITIN JAIRAM GADKARI)

- (a) to (c) Multi-Modal Logistics Parks (MMLPs) are being developed by various  public  and private  entities  across  the  country,  depending  on their feasibility. Government has approved 35 locations for development of Multi-Modal logistics Parks across India to improve the logistics  efficiency  which  is  also  expected  to  enable  reduction  in the logistics  cost.  Out  of  the  approved  locations,  (05)  MMLPs  at Jogighopa, Chennai, Bengaluru, Nagpur and Indore are under development  and  expected  to  be  operational  in  FY  2026-27.   The details regarding  location,  land area,  implementing  agency,  timelines are given at Annexure-I
- (d)  The  details  of  funds  sanctioned  and  utilized  for  05  MMLPs  under development is given at Annexure-II.
- (e)   As  on  date,  there  is  a  cost  overrun  of  Rs  38.28  Crore  only  in respect of MMLP, Jogighopa.
- (f)   As  no  MMLPs have been operationalized so far, no information is available in regard to employment generated.
- (g) Land acquisition for MMLPs is carried out by the State Governments. In particular, there was a delay of 384 days in respect of the  land  acquistion  for  MMLP,  Jogigopha.  No  significant  delay  has occurred so far in getting the environmental clearances.
- (h)   The  expected  reduction  in  the  logistics/freight  cost  is  from  the current  13-14  per  cent  of  the  GDP  to  8-9  per  cent  of  the  GDP  as mandated in the National Logistics Policy (NLP).

ANNEXURE-I

ANNEXURE-I REFERRED IN PART (a) TO (c) OF REPLY TO LOK SABHA UNSTARRED  QUESTION  NO.  5336  BY SHRI  G  LAKSHMINARAYANA FOR  ANSWER  ON  03.04.2025  REGARDING  "ESTABLISHMENT  OF MULTI-MODAL LOGISTICS PARKS"

|   S n o. | Name of MMLP Project   | Land Area (in Acre )   | Implemen ting Agency                                    | Detaile d Projec t Report (DPR) and feasibi lity study   | Initiatio n of bidding   | Approv al   | Commence ment of constructio n   | Current status                    |
|----------|------------------------|------------------------|---------------------------------------------------------|----------------------------------------------------------|--------------------------|-------------|----------------------------------|-----------------------------------|
|        1 | Chennai, Tamil Nadu    | 181. 00                | M/s Reliance Mappedu Multi Modal Logistics Park Limited | Jan 2022                                                 | 21.01.2 022              | 06.06.2 022 | 15.02.2024                       |                                   |
|        2 | Nagpur, Maharas htra   | 400. 00                | M/s PATH Bengalur u Logistics Park Pvt. Ltd.            | Dec 2021                                                 | 10.12.2 021              | 27.05.2 022 | 11.07.2024                       | Expect ed to be comple ted by F.Y |
|        3 | Indore, Madhya Pradesh | 255. 00                | M/s GR Logistics Park (Indore) Private Limited          | Sept 2022                                                | 30.09.2 022              | 27.02.2 023 | 21.11.2024                       | 2026- 27                          |
|        4 | Bengalur u, Karnatk    | 150. 04                | M/s DC Multi Modal                                      | Dec 2022                                                 | 15.12.2 022              | 18.06.2 022 | 30.11.2024                       |                                   |

<!-- image -->

|    | a                 |     | Park (Nagpur) Private Limited   |          |                                                                                                                                   |                                            |
|----|-------------------|-----|---------------------------------|----------|-----------------------------------------------------------------------------------------------------------------------------------|--------------------------------------------|
|  5 | Jogighop a, Assam | 200 | NHIDCL                          | Mar 2020 | Phase 1 completed on 30.09.2024, the RFP for appointment of Transaction Advisory in connection with the Phase 2 works are called. | Expect ed to be comple ted by F.Y 2026- 27 |

## ANNEXURE-II

ANNEXURE-II  REFERRED  IN  PART  (d)  OF  REPLY  TO  LOK  SABHA UNSTARRED  QUESTION  NO.  5336  BY SHRI  G  LAKSHMINARAYANA FOR  ANSWER  ON  03.04.2025  REGARDING  "ESTABLISHMENT  OF MULTI-MODAL LOGISTICS PARKS"

| Sr. No. MMLP's Locations   | Sr. No. MMLP's Locations                                  | Project Estimated Cost                                                                           | Project Estimated Cost                                                                           | Project Estimated Cost                                                                           | Project Estimated Cost                                                                           |
|----------------------------|-----------------------------------------------------------|--------------------------------------------------------------------------------------------------|--------------------------------------------------------------------------------------------------|--------------------------------------------------------------------------------------------------|--------------------------------------------------------------------------------------------------|
| 1                          | *Chennai                                                  | Concessionaire Share Rs. Cr Authority Share Rs. Cr. (GOI, ChPA,                                  | Concessionaire Share Rs. Cr Authority Share Rs. Cr. (GOI, ChPA,                                  | Concessionaire Share Rs. Cr Authority Share Rs. Cr. (GOI, ChPA,                                  | Total Cost (Authority +Concessionaire)                                                           |
|                            |                                                           | Rs.782.58 Cr                                                                                     | Rs.640.92 Cr.                                                                                    | Rs.640.92 Cr.                                                                                    | Rs1423.50 Cr.                                                                                    |
| 2                          | *Bengaluru Concessionaire Authority Total Cost (Authority | *Bengaluru Concessionaire Authority Total Cost (Authority                                        | *Bengaluru Concessionaire Authority Total Cost (Authority                                        | *Bengaluru Concessionaire Authority Total Cost (Authority                                        | *Bengaluru Concessionaire Authority Total Cost (Authority                                        |
|                            |                                                           | Share Rs. Cr.                                                                                    | Share Rs. Cr. (GOI, KIADB & RVNL)                                                                | +Concessionaire) Rs. Cr.                                                                         | +Concessionaire) Rs. Cr.                                                                         |
|                            |                                                           | Rs.935.90 Cr                                                                                     | Rs.833.80                                                                                        | Rs.1769.70 Cr.                                                                                   | Rs.1769.70 Cr.                                                                                   |
| 3                          | *Indore                                                   | Concessionaire Share Rs. Cr Authority share                                                      | Concessionaire Share Rs. Cr Authority share                                                      | Concessionaire Share Rs. Cr Authority share                                                      | Total Cost (Authority +Concessionaire) Rs.                                                       |
|                            |                                                           | Rs.758.10                                                                                        | Rs. Cr. (GOI, MPIDC & RVNL) Rs.352.59                                                            | Rs. Cr. (GOI, MPIDC & RVNL) Rs.352.59                                                            | Cr. Rs.1110.69 Cr.                                                                               |
| 4                          | *Nagpur                                                   | Concessionaire Share Rs. Cr Authority share Rs. Cr. (GOI & JNPA)                                 | Concessionaire Share Rs. Cr Authority share Rs. Cr. (GOI & JNPA)                                 | Total Cost (Authority +Concessionaire)                                                           | Total Cost (Authority +Concessionaire)                                                           |
|                            |                                                           | Rs.352.97 Cr                                                                                     | Rs.320.15                                                                                        | Rs.673.12 Cr.                                                                                    | Rs.673.12 Cr.                                                                                    |
|                            |                                                           | *The entire GOI share sanctioned is allocated and has been transferred as equity of NHLML in SPV | *The entire GOI share sanctioned is allocated and has been transferred as equity of NHLML in SPV | *The entire GOI share sanctioned is allocated and has been transferred as equity of NHLML in SPV | *The entire GOI share sanctioned is allocated and has been transferred as equity of NHLML in SPV |
| 5                          | Jogighopa                                                 | Sanctioned Cost                                                                                  | Sanctioned Cost                                                                                  |                                                                                                  | Expenditure                                                                                      |
|                            |                                                           | Rs. 693.97 Cr.                                                                                   | Rs. 693.97 Cr.                                                                                   | Rs. 451.42 Cr.                                                                                   | Rs. 451.42 Cr.                                                                                   |