Lok Sabha Question No. 2036 (UNSTARRED), answered on 2025-07-31
Subject: Metro Rail Projects in Maharashtra
Ministry: HOUSING AND URBAN AFFAIRS
Asked by: Shri Balya Mama Suresh Gopinath Mhatre

## GOVERNMENT OF INDIA MINISTRY OF HOUSING AND URBAN AFFAIRS

## LOK SABHA UNSTARRED QUESTION NO. 2036

## TO BE ANSWERED ON JULY 31, 2025

## METRO RAIL PROJECTS IN MAHARASHTRA

## NO. 2036.  SHRI BALYA MAMA SURESH GOPINATH MHATRE:

Will the Minister of HOUSING AND URBAN AFFAIRS be pleased to state:

- (a) the details of the ongoing metro projects in Maharashtra financed by the Union Government;
- (b) the details of the  cost along with the status of progress of each of these projects including the share of Union and State Government therein;
- (c) whether any Detailed Project Report (DPR) or proposal for expansion of metro in Bhiwandi-Kalyan-Thane area is pending with the Union Government; and
- (d) if so, the status thereof and the time by which the said proposal is likely to be approved?

## ANSWER THE MINISTER OF STATE IN THE MINISTRY OF HOUSING AND URBAN AFFAIRS (SHRI TOKHAN SAHU)

(a) & (b):   The details of ongoing metro projects in Maharashtra financed by the Union Government, cost and share of Union Government and  State  Government  along  with  the  status  of  progress  are  given below:

|   S. No. | Name of the Metro Project   |   Length in KM | Total Cost (₹ in Crore)   | Share of Government of India (GoI) (₹ in Crore)                                | Share of State Government (₹ in Crore)      | Status of progress (as on 30.6.2025)                                                        |
|----------|-----------------------------|----------------|---------------------------|--------------------------------------------------------------------------------|---------------------------------------------|---------------------------------------------------------------------------------------------|
|        1 | Mumbai Metro Line- 3        |           33.5 | 37,276 (Revised)          | Equity: 3,566.00 Subordinate Debt: 1,571.50 Pass Through Assistance: 21,280.45 | Equity: 3,566.00 Subordinate Debt: 4,835.55 | 22.56 Km is operational, the status of remaining stretch Physical: 95.69% Financial: 89.17% |

|   2 | Nagpur Metro Rail Project Phase-I                                                                     |   40.022 | 9,759.79 (Revised)   | Equity: 1,114 Subordinate Debt: 441 Pass Through Assistance: 5,120.06       | Equity: 1,114 Subordinate Debt: 622          | Operational since 11.12.2022                                             |
|-----|-------------------------------------------------------------------------------------------------------|----------|----------------------|-----------------------------------------------------------------------------|----------------------------------------------|--------------------------------------------------------------------------|
|   3 | Pune Metro Rail Project Phase-I                                                                       |   33.28  | 13,656.22 (Revised)  | Equity: 1,310 Subordinate Debt: 644 Pass Through Assistance: 7,217.92       | Equity: 1,310 Subordinate Debt: 1,935        | Operational since 29.09.24                                               |
|   4 | Nagpur Metro Rail Project Phase-2                                                                     |   43.8   | 6,708.00             | Equity: 998.20 Subordinate Debt: 197.00 Pass Through Assistance: 3,585.60   | Equity: 998.20 Subordinate Debt: 212         | Physical: 23.82% Financial: 13.35%                                       |
|   5 | Pune Metro Rail Project Extension Line from PCMC to Nigdi                                             |    4.413 | 910.18               | Grant: 67.02 Pass Through Assistance: 402.11                                | Grant: 79.08 Subordinate Debt: 90.63         | Physical: 19.08% Financial: 11.33%                                       |
|   6 | Thane Integral Ring Metro Rail Project                                                                |   29     | 12,200.10            | Equity: 1,151.13 Subordinate Debt: 354.11 Pass Through Assistance: 4,515.73 | Equity: 1,151.13 Subordinate Debt: 3, 768.31 | Physical: 01.60% Financial: 0.03%                                        |
|   7 | Pune Metro Rail Project Extension Line from Swargate to Katraj                                        |    5.464 | 2,954.53             | Equity: 397.83 Subordinate Debt: 115.52 Pass Through Assistance: 1,540.04   | Equity: 397.83 Subordinate Debt: 322.10      | Physical: 2.91% Financial: 0.59%                                         |
|   8 | Pune Metro Rail Project Phase 2; Vanaz to Chandani chowk and Ramwadi to Wagholi/Vitthalwadi           |   12.75  | 3,626.24             | Equity: 479.71 Subordinate Debt: 142.64 Pass Through Assistance: 1,867.06   | Equity: 479.71 Subordinate Debt: 656.88      | The project has recently been Sanctioned by Govt. of India on 16.7.2025. |
|   9 | Mumbai Metro line 1: Versova-Andheri- Ghatkopar (Public Private Partnership (PPP) Project under State |   11.4   | 4,321 (Revised)      | Central Finance Assistance: 471                                             | State Finance Assistance: 179                | Operational since June 2014                                              |
|  10 | Pune Metro Rail Project Line 3 (Public Private Partnership (PPP) Project under State                  |   23.203 | 6,124.00             | Viability Gap Funding of GoI 1,224.8                                        | Viability Gap Funding of GoM 1,126.2         | Physical: 88% Financial: 80.60%                                          |

(c): No.

(d): Does not arise.

*****