Lok Sabha Question No. 2478 (UNSTARRED), answered on 2025-03-13
Subject: Pradhan Mantri JI-VAN Yojana in Andhra Pradesh
Ministry: PETROLEUM AND NATURAL GAS
Asked by: Shri Daggumalla Prasada Rao

## LOK SABHA

## UNSTARRED QUESTION No. 2478

TO BE ANSWERED ON 13 th  March, 2025

## PRADHAN MANTRI JI-VAN YOJANA IN ANDHRA PRADESH

## 2478.  SHRI DAGGUMALLA PRASADA RAO:

## पेᮝोिलयम और ᮧाकृितक गैस मंᮢी

Will the Minister of PETROLEUM AND NATURAL GAS be pleased to state:

- (a)  the  details  regarding  the  total  number  of  commercial  and  demonstration  scale proposals  received  under  the  Pradhan  Mantri  JI-VAN  Yojana  during  the  last  five years and the current year, year and State-wise;
- (b)  the  details  regarding  the  proposals  accepted  under  the  said  scheme,  State-wise including Andhra Pradesh;
- (c)  the  details  regarding  the  physical  and  financial  progress  of  the  approved  projects, Statewise and the year of sanction;
- (d)  whether the Government have any proposals under review from the said scheme; and
- (e)  if so, the details thereof?

## ANSWER

## पेᮝोिलयम और ᮧाकृितक गैस मंᮢालय मᱶ रा᭔य मंᮢी (᮰ी सुरेश गोपी)

## MINISTER OF STATE IN THE MINISTRY OF PETROLEUM & NATURAL GAS (SHRI SURESH GOPI)

(a)  to  (e):  The  Government  had  notified  the  'Pradhan  Mantri  JI-VAN  (Jaiv  IndhanVatavaran Anukool fasal awashesh Nivaran) Yojana' 2019, amended in 2024, to provide financial support for setting  up  Advanced  Biofuels  projects  in  the  country  using lignocellulosic biomass and other renewable feedstock. Under this scheme, a total of 14 commercial  scale  proposals  and  8  demonstration  scale  proposals  were  submitted  for approval, of which 8 commercial scale proposals including one from Andhra Pradesh and 4  demonstration  scale  proposals  have  been  approved.  Proposals  are  reviewed  on  an ongoing basis.

The State-wise and Year-wise details of commercial scale proposals and demonstration scale proposals received and approved under the scheme during the last five years along with  physical and financial progress of these projects, are at Annexure .

## ANNEXURE

ANNEXURE  REFERRED  TO  IN  REPLY  OF  PART  (a)  TO  (e)  OF  THE  LOK SABHA UNSTARRED QUESTION NO. 2478 DUE FOR ANSWER ON 13.03.2025 ON 'PRADHAN MANTRI JI-VAN YOJANA IN ANDHRA PRADESH' ASKED BY SHRI DAGGUMALLA PRASADA RAO.

|   Sl. No. | Projects Developer                       | State          | Project Type   |   Year of approval |   Approved Financial Assistance (Rs. in Crore) | Financial Assistance Disbursed Rs. in (Crore)   | Timeline of Completion                |
|-----------|------------------------------------------|----------------|----------------|--------------------|------------------------------------------------|-------------------------------------------------|---------------------------------------|
|         1 | Indian Oil Corporation Limited           | Haryana        | Commercial     |               2020 |                                         150    | 75                                              | Commissioned                          |
|         2 | Bharat Petroleum Corporation Limited     | Odisha         | Commercial     |               2020 |                                         150    | 75                                              | Mechanically Completed                |
|         3 | Hindustan Petroleum Corporation Limited  | Punjab         | Commercial     |               2020 |                                         150    | 37.5                                            | Mechanical completion by March, 2025  |
|         4 | Numaligarh Refineries Limited            | Assam          | Commercial     |               2020 |                                         150    | 75                                              | Mechanically Completed                |
|         5 | Mangalore Refinery Petrochemical Limited | Karnataka      | Commercial     |               2022 |                                         100    | -                                               | Pre-project activities under progress |
|         6 | Rice Cellulose Private Limited           | Andhra Pradesh | Commercial     |               2023 |                                         150    | -                                               | Pre-project activities under progress |
|         7 | Indian Oil Corporation Limited           | Haryana        | Demonstration  |               2020 |                                          15    | -                                               | Mechanically Completed                |
|         8 | Hindustan Petroleum Corporation Limited  | Bihar          | Demonstration  |               2022 |                                          15    | -                                               | Pre-project activities under progress |
|         9 | Lignopura Agrotech Pvt Ltd               | Maharashtra    | Demonstration  |               2023 |                                          13.25 | -                                               | Pre-project activities under progress |
|        10 | Godavari Bio-refineries Ltd              | Karnataka      | Demonstration  |               2023 |                                          15    | -                                               | Pre-project activities under progress |

*****