Lok Sabha Question No. 730 (UNSTARRED), answered on 2025-07-24
Subject: Delay in Completion of Works by Class-I Contractors
Ministry: HOUSING AND URBAN AFFAIRS
Asked by: Shri Dharmendra Yadav

## MINISTRY OF HOUSING AND URBAN AFFAIRS

## GOVERNMENT OF INDIA LOK SABHA UNSTARRED QUESTION NO. 730

## TO BE ANSWERED ON JULY 24, 2025

## DELAY IN COMPLETION OF WORKS BY CLASS-I CONTRACTORS

## NO. 730.  SHRI DHARMENDRA YADAV:

Will the Minister of HOUSING AND URBAN AFFAIRS be pleased to state:

- (a) the  total  number  of  works  costing  more  than  Rupees  50  crore that have  been  completed  through  Class-I contractors  and handed over by through agencies such as CPWD, NBCC, HSCC, HITES, etc. to the respective client Governments/Departments/Agencies since 2014;
- (b) the number of contracts where the works were not completed on time as per tender documents along with the details of cost and time overruns in such cases;
- (c) the number of Class-I contractors who were allowed to complete works with more than 20% delay beyond the original time-frame and  the  details/extent  of  cost  escalation  in  such  cases  along with reasons for the same; and
- (d) the number of Class-I contractors who have been disqualified/barred from bidding on account of delay in completion of previous projects?

## ANSWER THE MINISTER OF STATE IN THE MINISTRY OF HOUSING AND URBAN AFFAIRS (SHRI TOKHAN SAHU)

(a) to (d): Information in respect of CPWD, NBCC, HSCC and HITES are enclosed at Enclosures I, II, III and IV respectively.

*****

| Parliament Question                                                                                                                                                                                                                | Reply                               |
|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------------------------------|
| a. The total number of works costing more than Rupees 50 crore that have been completed and handed over by Class-I Contractors through agencies such as CPWD to the respective client Governments/Departments/Agencies since 2014; | 87 Nos.                             |
| b. The number of contracts where the works were not completed on time as per tender documents along with the details of cost and time overruns in such cases;                                                                      | 71 Nos. As per Annexure A attached. |
| c. The number of Class-I Contractors who were allowed to complete works with more than 20 % delay beyond the original time frame, and the extent of cost escalation permitted in such cases, along with reasons; and               | 46 Nos. As per Annexure A attached. |
| d. The number of Class-I Contractors who have been disqualified/barred from bidding on account of delay in completion of previous projects?                                                                                        | 1 No.                               |

| CPWD (Annexure - A)   | CPWD (Annexure - A)   | CPWD (Annexure - A)                                                                                                                                                                                                             | CPWD (Annexure - A)                                                                                                                                        | CPWD (Annexure - A)                                                                                                                                                                                                | CPWD (Annexure - A)                                                                                                                         |
|-----------------------|-----------------------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------------------------------------------------------------------------------------------------------------------------------------------------------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------------------------------------------------------------------------------------------------------------------------------------------|
| Sl. No.               | Name of Office        | Total number of works costing more than Rupees 50 crore that have been completed and handed over by class - I Contractors through agencies such as CPWD to the respective clients Governments/Depart ments/Agencies since 2014; | The number of contracts where the works were not completed on time as per tender documents along with the details of cost and time overruns in such cases; | The number of Class - I Contractors who were allowed to complete works with more than 20% delay beyond the original time frame, and the extent of cost escalation permitted in such cases, along with reasons; and | The number of Class - I contractors who have been disqualified/barr ed from bidding on account of delay in completion of previous projects? |
| 1. ADG(Bhopal)        | 1. ADG(Bhopal)        | 1. ADG(Bhopal)                                                                                                                                                                                                                  | 1. ADG(Bhopal)                                                                                                                                             | 1. ADG(Bhopal)                                                                                                                                                                                                     | 1. ADG(Bhopal)                                                                                                                              |

| CE Raipur   | 5   | 1 C/o GPOA at Naya Raipur C. G. Cost overrun Time overrun Nil 25 months 2 C/o Administrative building school building, Boys hostel & Girls hostel including development works for NIBSM of Baronda Raipur (CG) Cost overrun Time overrun Nil 13 months 3 C/o 100 Bedded ESIC Hospital at Bhilai Cost overrun Time overrun Nil 34 months 4 C/o Permanent campus of IIT Bhillai at Kutelabhata Durg, CG, Phase-I (stage-I) Cost overrun Time overrun 56 Crore 20 months 5 C/o Super speciality hospital, Jagdalpur under PMSSY(Phase-IV) on Engineering procurement and construction (EPC) basis. Cost overrun Time overrun   | 1 C/o GPOA at Naya Raipur C. G. Cost escalation 0.71 crore 2 C/o Administrative building school building, Boys hostel & Girls hostel including development works for NIBSM of Baronda Raipur (CG) Cost escalation 2.96 Crore 3 C/o 100 Bedded ESIC Hospital at Bhilai Cost escalation2.74 crore 4 C/o Permanent campus of IIT Bhillai at Kutelabhata Durg, CG, Phase-I (stage-I) Cost escalation 56 Crore 5 C/o Super speciality hospital, Jagdalpur under PMSSY(Phase-IV) on Engineering procurement and construction (EPC) basis. Cost escalation 0.07 crore Reason for cost and time overruns - 10C/10CA, extra work. GST increase is the reason for cost overruns and delay due to disturbed site in Jagdalpur, 1st and 2nd wave of COVID, land disputes etc.   |
|-------------|-----|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

| 23 crores months   | 44   |
|--------------------|------|

| CE Bhopal          |   1 | 1 C/o Various Building under different schemes at HSER, Bhopal (MP)(Package-I) Tend. Amt. 55.05 crore Completion Cost - 100.08 crore Time overrun - 18 months   | Reason for cost and time overruns - 10C/10CA, extra work. GST increase is the reason for cost overruns and delay due to non-availability / delay of receipt of drawings from the consultant hired by the client department.                                                                                                                                                                                                                                                                             |
|--------------------|-----|-----------------------------------------------------------------------------------------------------------------------------------------------------------------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| SE & PD RPC Raipur |   2 | 1 EE & SM (C)I and EE&SM(E) Cost overrun Nil Time overrun 36 months 2 EE & SM (C)II and EE&SM(E) Cost overrun 0.40 crore Time overrun 21 months                 | 1.1 EE & SM (C)I and EE&SM(E) Shifting of existing services in the layout which were not conveyed by client while tendering the work 1.2 Impact on work due to 1st and 2nd wave of COVID-19 & drastically impacted due to project located in containment zone. 2. EE & SM (C)II and EE&SM(E) Reasons for Cost Overruns Due to payment on account of change in GST slab from 12% to 18% Additional 6% GST has been paid to the Agency from 01.07.2022. Reason for time overrun - Due to COVID pandemic . |

|    | SE & PD Indore   | 3   | 1 M/s Asian constn Co. Ajmer Est. Cost - 51.78 crore upto date expn. - 65.82 crore Time overrun- 17 months 2 M/s. B L Infra Proj P Ltd. Est. Cost - 69.86 crore Actual expn. 129.16 crore Time overrun - 13 months 3 M/s. DEE VEE Proj Ltd. Tend Amt. 255.96 crore Actual expn. 343.25 crore Time overrun- 14 months   | Change in scope and additional scope by the client.               |     |
|----|------------------|-----|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------------------------------------------------------------|-----|
|    | SE & PD Bhopal   | 1   | 1 C/o CAPT at Kanhasaiya village, Bhopal (Package-4b) Time overrun - 453 days                                                                                                                                                                                                                                          | Delay due to drawings and decision pending, shortage of fund etc. |     |
| 2  | ADG(Border)      | Nil | Nil                                                                                                                                                                                                                                                                                                                    | Nil                                                               | Nil |

|   3 | ADG(Guwahati)   | 1   | Cost overrun Nil   | Time overrun 256 days   | Nil   | Nil   |
|-----|-----------------|-----|--------------------|-------------------------|-------|-------|
|   4 | ADG(Hyderabad)  | 11  | 2                  |                         | 3     | Nil   |
|   5 | ADG(Jammu)      | nil | nil                |                         | nil   | Nil   |

|   6 | ADG(Kochi)   |   6 | 6 (annex B)                                                                                  | 6 (annex B)                                                                                                                                                                                                                                                                                                                             | (annex B)   |
|-----|--------------|-----|----------------------------------------------------------------------------------------------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------|
|   7 | SDG(Chennai) |   8 | 10(annex C)                                                                                  | 6(annex C)                                                                                                                                                                                                                                                                                                                              | Nil         |
|   8 | ADG(Delhi)   |   5 | 1No. - Time overrun 2yr 4months 18 days 1No. - Time overrun 3 months Cost overrun - 78 crore | 01 No. - Escalation paid as per Clause of agreement amounting to Rs. 6,56,65,221/- and EOT was sanctioned without levy of compensation. 02 Nos. - Escalation paid as per Clause of agreement amounting of Rs. 7,76,42,588/- and EOT was sanctioned without levy of compensation. 01 No. - Cost escalation 26%(Approx.) due to Covid-19. | Nil         |

| 9   | SDG(PRND)   | 1   | Tend. Amount 66.48 crore Final cost 80.99 crore Time overrun - 1 year 7 months 29 days   | 01 no. Of contractor was allowed to complete such work with a cost excalation of Rs 14.50 crore. The delay was due to various hindrances   | Nil   |
|-----|-------------|-----|------------------------------------------------------------------------------------------|--------------------------------------------------------------------------------------------------------------------------------------------|-------|
|     |             |     |                                                                                          | at site.                                                                                                                                   |       |

| 10   | ADG Lucknow   | 14   | 10 Nos.                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                    | 10   | Nil   |
|------|---------------|------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------|-------|
|      |               |      | 1. Construction of Office Building for Central Excise & Custom, DRI. CBN, NACEN etc. including water supply, sanitary installation, internal electrical installation, Fire Fighting System. Fire Alarm, Sub-Station, DG Sets, Lifts, HVAC & UPS at Vibhuti Khand, Gomti Nagar, Lucknow. No Cost Over run Time over run 3 Year 7 Months 2. C/o Office Building & Guest House for AG, UP, Gomti Nagar, Lucknow. No Cost Over run Time over run 3 Year 3 Months 3. C/o Engineering core lab building Basement plus ground plus five storey including plumbing, sewerage system, internal and external Electrical works, Fire-fighting, Fire alarm, CCTV, system, Access Control System, PA system, Building Management System, Lift. HVAC all complete at IIT Campus, Kanpur. No Cost Over run Time over run 1 Year 10 Months |      |       |

| ADG Lucknow   |
|---------------|

| ADG Lucknow   |
|---------------|

| ADG Lucknow   |
|---------------|

| 11               | ADG (Bangalore)   | 0                   | Nil                 | Nil              | Nil              |
|------------------|-------------------|---------------------|---------------------|------------------|------------------|
| 12               | ADG(Proj Delhi)   | 2                   | Nil                 | Nil              | Nil              |
| 13               | ADG(Patna)        | 11 Nos (annexure D) | 11 Nos (Annexure D) | 11 Nos (Annexure | Nil              |
| 14 SDG (Kolkata) | 14 SDG (Kolkata)  | 14 SDG (Kolkata)    | 14 SDG (Kolkata)    | 14 SDG (Kolkata) | 14 SDG (Kolkata) |

| CE (Kolkata)       | 3             | 1. C/o Building for ICDWQ at Joka Cost overrun Time overrun 87.92 cr 22 months 2. C/o I.T Park for STPI at Plot No.5/1 Block DP Cost overrun Time overrun 69.64 cr 2yrs 10 months 3. C/o Office building for CFSL at Rajarhat Cost overrun Time overrun 72.04 cr. 5yrs 2 months   | No of Contractor allowed - 3 Cost Esclation - 0       |               | Not Aplicable   |
|--------------------|---------------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------------------------------------------------|---------------|-----------------|
| CA (Kolkata)       | Nil           | Nil                                                                                                                                                                                                                                                                               | Nil                                                   | Nil           | Nil             |
| CE (Berhampur)     | 1             | No of works not completed. 1 Cost overrun Time overrun Nil 392 days                                                                                                                                                                                                               | No of Contractor allowed - Cost Esclation - 75,22,764 | 1             | Not Aplicable   |
| CE (Bhubaneswar)   | Not Aplicable | Not Aplicable                                                                                                                                                                                                                                                                     | Not Aplicable                                         | Not Aplicable | Not Aplicable   |
| CE (IIT Kharagpur) | 1             | No of works not completed. 1 Cost overrun Time overrun Nil 699 days                                                                                                                                                                                                               | No of Contractor allowed - Cost Esclation - 0         | 1             | Not Aplicable   |
| SE Siliguri        | 2             | Nil                                                                                                                                                                                                                                                                               | Nil                                                   | Nil           | Nil             |

|                        | SE (IIIT Kalyani)   | Nil                                                                                                                                  | No of works not completed. 1 Cost overrun Time overrun Nil 52 months   | No of Contractor allowed Cost Esclation - 0   | -       | 1   | No of contractor barred - 1   |
|------------------------|---------------------|--------------------------------------------------------------------------------------------------------------------------------------|------------------------------------------------------------------------|-----------------------------------------------|---------|-----|-------------------------------|
|                        | SE (Durgapur)       | Nil                                                                                                                                  | Nil                                                                    | Nil                                           | Nil     | Nil | Nil                           |
|                        | SE (IIMC Joka)      | Nil                                                                                                                                  | Nil                                                                    | Nil                                           | Nil     | Nil | Nil                           |
| SE                     | (Rourkela)          | 1                                                                                                                                    | Nil                                                                    | Nil                                           | Nil     | Nil | Not Pertains                  |
| SE (Barasat)           | 2                   | 1. C/o office cum residential and hostel complex for the Dept. of NIPER at Panihati, Kolkata Cost overrun Time overrun Nil 07 Months |                                                                        | No of Contractor Cost Esclation - 0           | allowed | - 1 | Not Aplicable                 |
| SE (AIIMS Bhubaneswar) | 0                   | 1. C/o New Cost overrun overrun Nil Months 2. C/o Critical Cost overrun overrun Nil Months                                           | Admin. Building Time 49 Care Hospital Time 12                          | No of Contractor Cost Esclation - 0           | allowed | - 2 | Not Aplicable                 |

|    | SE (Rajarthat)   | 1                  | 1. C/o Corporate Bhawan, New Town, Kolkata Cost overrun Time overrun Nil 3 Years & 4 Months   | No of Contractor allowed Cost Esclation - 0   | Not Aplicable   |
|----|------------------|--------------------|-----------------------------------------------------------------------------------------------|-----------------------------------------------|-----------------|
|    | SE (RTI)         | Nil                | Nil                                                                                           | Nil                                           | Nil             |
| 15 | ADG(Chandigarh   | 6 Nos (annexure E) | 6 Nos (Annexure E)                                                                            | 6 Nos (Annexure E)                            | Nil             |

## CPWD (Annexure-B)

|   Sl.No | Agreement Amount (Cr)   | Completion Cost (Cr)   | Cost Over run (Cr)                                                       |   Time as per Contract condition (Months) |   Time for Actual Completion (Months) |   Time over run (Months) | Reason for delay                                                                                                                                                                                                                                                |
|---------|-------------------------|------------------------|--------------------------------------------------------------------------|-------------------------------------------|---------------------------------------|--------------------------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|       1 | Rs. 77.78               | Rs. 87.68              | 9.90 However, No cost over run. Completion was within the AA&ES sanction |                                        15 |                                    51 |                       36 | 1) Restricted working space and shortage of space for material storage. 2) Work affected during Covid 19 lockdown.                                                                                                                                              |
|       2 | Rs. 73.52               | Rs. 67.01              | Nil                                                                      |                                        24 |                                    41 |                       17 | 1) Delay in removal of old centring shuttering done by earlier agency engaged by IISER. 2) Delay in handing over of entrance room multipurpose hall & central court in indoor stadium done by earlier agency engaged by IISER. 3) Due to floods in August 2018. |
|       3 | Rs. 135.01              | Rs. 118.95             | Nil                                                                      |                                        24 |                                    38 |                       14 | 1) Additional requirement from                                                                                                                                                                                                                                  |

|    |            |           |           |    |    |    | client regarding E&M works. 2) Due to floods in August 2018.                                                                                                                                              |
|----|------------|-----------|-----------|----|----|----|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|  4 | Rs. 76.04  | Rs. 69.53 | Nil       | 24 | 42 | 18 | 1) Due to floods in August 2018, August 2019. 2) Revision in foundation drawings, lift well details and retaining walls etc.                                                                              |
|  5 | Rs. 106.15 | Rs. 56.74 | Nil       | 18 | 60 | 42 | 1) Major reasons are revision in Structural drawings due to changes asked by the client and shortage of funds. 2) Due to floods in August 2018, August 2019. 3) Covid Pandemic 2020, 2021 and litigation. |
|  6 | Rs. 68.53  | Rs. 84.57 | Rs. 16.04 | 18 | 43 | 25 | 1. Non availability of funds 2. Delay in providing drawings by consultant appointed by Client.                                                                                                            |

## CPWD (Annexure-C)

|   Sl No | Name of Work                                                                                                                                                                                                                              | Cost over run   | Time Over Run   |
|---------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------------|-----------------|
|       1 | Construction of 96B Type faculty apartments (3 block each 32 flats G+8 floor) at IIT Madras at Chennai                                                                                                                                    | 4 Cr            | 1.32 times      |
|       2 | Construction of Boys Hostel by replacing existing Mandakini Hostel at IIT Madras, Chennai-36. Sub work 1: Building Portion including Water Supply, Sanitary Installations, Drainage, Dismantling of existing structured Development works | 10 Cr           | 1.82 times      |
|       3 | Construction of New Academic Complex-II at IIT Madras, Chennai-36                                                                                                                                                                         | 34 Cr           | 2.03 times      |
|       4 | Construction of Hostel blocks G plus 4, Academic Research Block G plus 2 with Food Court, Utility and Common Services at Thaiyur B Village for IIT Madras Discovery Campus. (Determined under Clause- 3)                                  | NA              | 2.14 times      |
|       5 | Construction of 152 Quarters (60 Nos. Type II, 30 Nos. Type III, 30 Nos. Type IV, 20 Nos. Type V and 12 Nos. Type VI), M.S. Residence, Dean Residence, Servant Quarters, 240 Nos. Boys                                                    | NIL             | 724 days        |

|    | Hostel, 240 Nos. Girls Hostel, 150 Nos. Nurses Hostel, Service Buildings and development works like filling, roads, storm water drains, drainage, bore wells, underground sump, sewage treatment plant, open parking, water treatment plant, etc. for Residential and Academic Campus for JIPMER, Karaikal.   |                  |                        |
|----|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------------|------------------------|
|  6 | Construction of Composite Block Building and 2 Nos. Semi-Permanent Buildings including associated development works and bulk services at NIT Puducherry Campus, Karaikal.                                                                                                                                     | Work in Progress | 25 Months upto July 25 |
|  7 | Construction of Medical College Building and associated development works and bulk services at Academic Campus for JIPMER, Karaikal                                                                                                                                                                           | NIL              | 416 days               |
|  8 | Construction of 456 Boys Hostel Block No. 2 (G+4) Storeys, Vertical Extension of existing Girls Hostel for 2 (Two) Floors, Common Amenities Centre (Single Storey building) at NITpy campus, Karaikal.                                                                                                        | work in progress | 16 months upto July 25 |
|  9 | Construction of 152 Nos. Type- II, 304 Nos. Type-III and 76 Nos. Type- IV for Central Revenue Quarters at Ranganathan Garden,                                                                                                                                                                                 | Rs.230.89 Crores | 1048 days              |

|    | Anna Nagar West, Chennai.                                                                                                                                                                                                                           |                  |          |
|----|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------------|----------|
| 10 | Construction of 726 Nos. Residential Quarters (288 Nos. Type- II, 288 Nos. Type-III with stilts parking and 150 Nos. Type-IV) for Customs/Central Excise Department at Central Revenue Colony Land at Ranganathan Garden, Anna Nagar West, Chennai. | Rs.282.07 Crores | 409 days |

|   Sl No | Name of Work                                                                                                                                                                                                                                  | Cost Escalation   | Reason                                                         |
|---------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------------|----------------------------------------------------------------|
|       1 | Construction of 96B Type faculty apartments (3 block each 32 flats G+8 floor) at IIT Madras at Chennai                                                                                                                                        | Nil               | Delay due to reasons beyond the control of the contractor      |
|       2 | Construction of Boys Hostel by replacing existing Mandakini Hostel at IIT Madras, Chennai-36. Sub work 1: Building Portion including Water Supply, Sanitary Installations, Drainage, Dismantling of existing structure and Development works  | 9 Lakhs           | Delay due to reasons beyond the control of the contractor      |
|       3 | Construction of New Academic Complex-II at IIT Madras, Chennai-36                                                                                                                                                                             | 90 Lakhs          | Delay due to reasons beyond the control of the contractor      |
|       4 | -                                                                                                                                                                                                                                             | 4.5% permitted    | Due to Force Majeure COVID and abnormal bad weather conditions |
|       5 | Construction of 152 Nos. Type- II, 304 Nos. Type-III and 76 Nos. Type- IV for Central Revenue Quarters at Ranganathan Garden, Anna Nagar West, Chennai.                                                                                       | Rs.30,18,23,565   | 1) Covid 19 Lock down period. 2) Want of fund.                 |
|       6 | Construction of 726 Nos. Residential Quarters (288 Nos. Type- II, 288 Nos. Type-III with stilt parking and 150 Nos. Type-IV) for Customs/Central Excise Department at Central Revenue Colony at Ranganathan Garden, Anna Nagar West, Chennai. | Rs.10,41,40,007   | 1) Covid 19 Lock down period. 2) Want of fund.                 |

02

T.O.R (a) - 2.95

| CPWD (Annexure - D)   | CPWD (Annexure - D)                                                                                                                                                                                              | CPWD (Annexure - D)   | CPWD (Annexure - D)   | CPWD (Annexure - D)                                 | CPWD (Annexure - D)   | CPWD (Annexure - D)   | CPWD (Annexure - D)              | CPWD (Annexure - D)                                                                                                | CPWD (Annexure - D)                  |
|-----------------------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------------------|-----------------------|-----------------------------------------------------|-----------------------|-----------------------|----------------------------------|--------------------------------------------------------------------------------------------------------------------|--------------------------------------|
| Sl. No                | Question                                                                                                                                                                                                         | CE(Patna)             | CE (Ranchi)           | ( AIMS & IIT Patna)                                 | SE (Bodhgaya)         | SE ( Muzaffa rpur)    | SE cum PD ( Jamshed pur)         | CE & ED Dhanbad                                                                                                    | SE Bhagalpur                         |
| (A)                   | The total number of works costing more than Rupees 50 crore that have been completed and handed over by Class-1 contractors through CPWD to the respective client Governments / Departments Agencies since 2014: | Nil                   | Nil                   | 02                                                  | 02                    | Nil                   | 02                               | 3 Nos.                                                                                                             | 02                                   |
| (B)                   | The number of contracts where the works were not completed on time as per tender documents along with the details of cost and time overrums in such cases:                                                       | Not Applicable        | Not Applicab le       | T.O.R (a) - 2.26 C.O.R - 0 T.O.R (b) - 2.47 C.O.R-0 | 02                    | Not Applica ble       | T.O.R (a) - 1.25 T.O.R (b) - 1.8 | 3 Nos. 1. T.O.R. 3.92 C.O.R. Rs. 43.88 Cr. 2. T.O.R. 1.9 C.O.R. Rs. 23.41 Cr. 3. .T.O.R. 2.72 C.O.R. Rs. 22.60 Cr. | 02 T.O.R (a) - 2.95 T.O.R (b) - 1.78 |

02

<!-- image -->

| (C )   | The number of Class- I contractors who were allowed to complete works with more than 20% delay                    | Not Applicable   | Not Applicab le   | There is no cost escalation for both the works as both have been & ES   | 02 Cost Escalatio permitted as per NIT   | Not Applica ble   | 1. Cost escalati on was paid as                                                                                                                                           | 3 Nos. 1. C/o 1000 Room Boys Hostel C.O.R. Rs. 43.88 Cr. Reason: a) Existing services line. b) Change in layout from sanctioned G+10 floor to G+15 floor due to site constraints. c) Fund constraint during 2016 to 2019. d) COVID-19                                                                               | 02 01. Nil 02. 1.75 Crore   |
|--------|-------------------------------------------------------------------------------------------------------------------|------------------|-------------------|-------------------------------------------------------------------------|------------------------------------------|-------------------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------------------------|
|        | beyond the original time frame, and the extent of cost escalation permitted in such cases along with reasons; and |                  |                   | completed within AA                                                     | conditions                               |                   | per the provisio ns of the agreeme nt. No escalati on has been granted on account of time overrun. 2. Cost escalati on was nil as escalati on clause was not applicab le) | pandemic e) Delay go ahead decision for 8th to 10th floor of kitchen block. f) Relocation of UG sump etc. 2. C/o 600 Room Girls Hostel C.O.R. Rs. 23.41 Cr. Reason: a) Existing services & structure. b) Fund constraint during 2016 to 2019. c) Restriction imposed for lifting of sand by NGT. 3. C/o Type-V & VI |                             |

| Qtrs. C.O.R. Rs. 22.60 Cr. Reason: a) Existing services & structure. b) Fund constraint during 2016 to 2019. c) COVID-19 pandemic.   |
|------------------------------------------------------------------------------------------------------------------------------------------|

| (D)   | The number of class-   | Doesn't pertain to this office.   |
|-------|------------------------|-----------------------------------|

## CPWD (Annexure-E)

| S.No.   | Question                                                                                                                                                                                                      | Reply      | Reply                                                                                                                                    | Reply                                                                                                                                    | Reply                                                                                                                                    | Reply                 | Reply        |
|---------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------|------------------------------------------------------------------------------------------------------------------------------------------|------------------------------------------------------------------------------------------------------------------------------------------|------------------------------------------------------------------------------------------------------------------------------------------|-----------------------|--------------|
| (a)     | The total number of works costing more than Rs. 50 crore that have been completed and handed over by Class-I Contractors through CPWD to the respective client Governments/ Departments/ Agencies since 2014; | 6 Nos.     | 6 Nos.                                                                                                                                   | 6 Nos.                                                                                                                                   | 6 Nos.                                                                                                                                   | 6 Nos.                | 6 Nos.       |
| (b)     | The number of contracts where the works were not completed on time as per tender documents alongwith the details of cost and time overrun in such cases;                                                      | S. No.     | Name of work                                                                                                                             | Name of work                                                                                                                             | Name of work                                                                                                                             | Cost overrun (in Cr.) | Time overrun |
| (b)     | The number of contracts where the works were not completed on time as per tender documents alongwith the details of cost and time overrun in such cases;                                                      | 1.         | C/o 240 bedded hospital                                                                                                                  | C/o 240 bedded hospital                                                                                                                  | C/o 240 bedded hospital                                                                                                                  | 23.70                 | 25 months    |
| (b)     | The number of contracts where the works were not completed on time as per tender documents alongwith the details of cost and time overrun in such cases;                                                      | 2.         | C/o office building for RBI at IT park,                                                                                                  | C/o office building for RBI at IT park,                                                                                                  | C/o office building for RBI at IT park,                                                                                                  | Nil                   | 31 months    |
| (b)     | The number of contracts where the works were not completed on time as per tender documents alongwith the details of cost and time overrun in such cases;                                                      | 3.         | Construction of faculty housing (Phase I, 60 flats &Phase II, 120 flats) at IIT Roorkee,                                                 | Construction of faculty housing (Phase I, 60 flats &Phase II, 120 flats) at IIT Roorkee,                                                 | Construction of faculty housing (Phase I, 60 flats &Phase II, 120 flats) at IIT Roorkee,                                                 | Nil                   | 26 Months    |
|         |                                                                                                                                                                                                               | 4.         | Roorkee, Uttarakhand Construction of 800 capacity students Hostel at IIT Roorkee, Roorkee,                                               | Roorkee, Uttarakhand Construction of 800 capacity students Hostel at IIT Roorkee, Roorkee,                                               | Roorkee, Uttarakhand Construction of 800 capacity students Hostel at IIT Roorkee, Roorkee,                                               | Nil                   | 37 Months    |
|         |                                                                                                                                                                                                               | 5.         | Uttarakhand. Construction of 572seater student EWS hostel (Phase-1 works on EPC basis at Vigyan Kunj, IIT Roorkee, Roorkee, Uttarakhand. | Uttarakhand. Construction of 572seater student EWS hostel (Phase-1 works on EPC basis at Vigyan Kunj, IIT Roorkee, Roorkee, Uttarakhand. | Uttarakhand. Construction of 572seater student EWS hostel (Phase-1 works on EPC basis at Vigyan Kunj, IIT Roorkee, Roorkee, Uttarakhand. | Nil                   | 14 Days      |
|         |                                                                                                                                                                                                               | 6.         | C/o 72 Nos. T-V & 27 Nos. T- VI qtrs. at AIIMS Rishikesh.                                                                                | C/o 72 Nos. T-V & 27 Nos. T- VI qtrs. at AIIMS Rishikesh.                                                                                | C/o 72 Nos. T-V & 27 Nos. T- VI qtrs. at AIIMS Rishikesh.                                                                                | Nil                   | 27 months    |
| (c)     | The number of Class-1 contractors who were allowed to complete works                                                                                                                                          | Unit       | Unit                                                                                                                                     | No. of Class-I contra ctor                                                                                                               | Cost overrun (in Cr.)                                                                                                                    | Reason                | Reason       |
|         | with more than 20%                                                                                                                                                                                            | CE cum ED, | CE cum ED,                                                                                                                               | 1 No.                                                                                                                                    | 23.70                                                                                                                                    |                       |              |

|     | delay beyond the original time frame, and the extent of cost escalation permitted in such cases, alongwith reasons; and                    | Chandigarh Uttarakhand   |        |     |
|-----|--------------------------------------------------------------------------------------------------------------------------------------------|--------------------------|--------|-----|
|     |                                                                                                                                            | CE-Dehradun              | 1 No.  | Nil |
|     |                                                                                                                                            | SE cum PD, Roorkee       | 2 Nos. | Nil |
|     |                                                                                                                                            | SE cum PD,               | 1 No.  | Nil |
|     |                                                                                                                                            | Total                    | 5 Nos. |     |
| (d) | The number of Class-1 contractors who have been disqualified / barred from bidding on account of delay in completion of previous projects? | 1 No.                    |        |     |

<!-- image -->

| Sl. No.   | Question                                                                                                                                                                                                         | Reply (in Nos.)                                                                                          |
|-----------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------------------------------------------------------------------------------------------------|
| (a)       | The total number of works costing more than Rupees 50 Crore that have been completed and handed over by Class-I Contractor through NBCC to the respective client/Governments/Departments/Agencies Since 2014.    | 92                                                                                                       |
| (b)       | The number of contracts where the works were not completed on time as per tender documents along with the details of cost and time overruns in such cases.                                                       | There was time for 57 Projects. Out of 57 Projects, Projects' time                                       |
| (c)       | The number of Class-I Contractors who were allowed to complete works with more than 20% delay beyond the original time frame, and the extent of cost escalation permitted in such cases, along with reasons; and | Out of 54 Projects, Nos. Contract cost escalation was per the Contract (Enclosure-II-A) For remaining 3, |
| (d)       | The number of Class-I Contractors who have been disqualified/barred from bidding on account of delay in completion of previous projects?                                                                         | 5                                                                                                        |

Further, it is to mention that, there is no any contractor class bifurcation in bidding process at NBCC (I) Ltd., all the tenders are called through open e-tender process.

<!-- image -->

| Sl. No.   | Name of Project                                                          | Time Over Run / Cost Over Run                                                                                                                                                                                                                                                                                        |
|-----------|--------------------------------------------------------------------------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| 1         | East Kidwai Nagar, New Delhi                                             | 03 nos. of contractor are allowed to complete the work beyond the time frame due to various hindrance at site like Relocation of Labour Hutment and shifting of existing services etc. Escalation is paid only as per applicable whole sale Price index for labour and material rate. Time Extent approx. 18 months. |
| 2         | ESIC MGM Hospital Parel, Mumbai                                          | Rs. 12.33 Cr Escalation released by client on account of delay in deviation approval and delay in decision from the client. Time Extent: approx.36 Months .                                                                                                                                                          |
| 3         | ESIC Trauma centre, Lucknow                                              | Rs. 4.5 Cr (Escalation paid to Contractor. ), Delay in handing over of encumbrance free site, Delay in approval of deviation & decision from client. Time Extent: approx. 24 Months.                                                                                                                                 |
| 4         | ESIC dental college & Renovation of ESIC hospital, Pandu Nagar, Kanpur : | Rs. 10.13 Cr (Escalation released to contractor), Delay in handing over of encumbrance free site, Delay in approval of deviation & decision from client. Time Extent: approx. 12 Months.                                                                                                                             |
| 5         | ESIC Mandi, Himachal Pradesh                                             | Rs.66 Cr (Cost Escalation), Delay in handing over of encumbrance free site, Delay in approval of deviation & decision from client. Time Extent: approx. 15 Months.                                                                                                                                                   |
| Total Nos | Total Nos                                                                | 07 Nos                                                                                                                                                                                                                                                                                                               |

## NBCC (Enclosure-II-B)

|   Sl. No. | Name of Project                       | Time Over Run / Cost Over Run                                                                                                                                                                                                        |
|-----------|---------------------------------------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|         1 | CISF, Ranchi.                         | Time overrun - 24 Months, Cost Overrun - Nil. Reason of Time overrun - Delay on the part of Contractor.                                                                                                                              |
|         2 | CISF, Mahipalpur.                     | Time overrun - 3 Months, Cost overrun - Nil. Reason of Time overrun - Delay on the part of Contractor.                                                                                                                               |
|         3 | Medical College Dungarpur, Rajasthan. | Time overrun - 14 Months, Cost overrun - Nil. Reason of Time overrun - Delay in vacant old quarters and handing over of encroachment free site, Shifting of overhead HT line, Delay in release of funds from Medical Education Dept. |

<!-- image -->

| Sl. No.   | Question                                                                                                                                                                                                         | Reply (in Nos.)      |
|-----------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------------|
| (a)       | The total number of works costing more than Rupees 50 Crore that have been completed and handed over by Class-I Contractor through HSCC to the respective client/Governments/Departments/Agencies Since 2014.    | 52                   |
| (b)       | The number of contracts where the works were not completed on time as per tender documents along with the details of cost and time overruns in such cases.                                                       | 50 (Enclosure-III-A) |
| (c)       | The number of Class-I Contractors who were allowed to complete works with more than 20% delay beyond the original time frame, and the extent of cost escalation permitted in such cases, along with reasons; and | 42 (Enclosure-III-A) |
| (d)       | The number of Class-I Contractors who have been disqualified/barred from bidding on account of delay in completion of previous projects?                                                                         | Nil                  |

## HSCC (Enclosure-III-A)

(d)

BARRED

|   S.No. | (a) WORKS COMPLETED BY CONTRACTOR (50 cr. or more since 2014)                                                                                                            |   S.No. | (b) WORKS NOT COMPLETED BY CONTRACTOR ON TIME (with details like Project Cost, Time overrun)                                                                             | (c) WORKS COMPLETED (20% delay beyond original time), if esacalation, mentioned reasons                                                                                                                                                                               | (d) CONTRACTOR DISQALIFIED/ BARRED (on account of delay in completion of previous project)   |
|---------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------------------------------------------------------------------------------------|
|       1 | Construction of OPD Block & Other Associated Services and their Maintenance during Defect Liability Period in AIIMS Campus, Ansari Nagar, New Delhi for AIIMS, New Delhi |       1 | Construction of OPD Block & Other Associated Services and their Maintenance during Defect Liability Period in AIIMS Campus, Ansari Nagar, New Delhi for AIIMS, New Delhi | Rs. 126403865, Escalation Amount was paid upto actual date of completion whereas indices were freezed as per stipulated date of completion REASONS: Extension of Time was granted without levy of Liquidity Damages. (Reason not attributable to contractor and HSCC) | NIL                                                                                          |
|       2 | Construction of Geriatrics Block Including Associated Works, Operation & Maintenance during defect liability                                                             |       2 | Construction of Geriatrics Block Including Associated Works, Operation & Maintenance during defect liability period in AIIMS Campus, Masjid Moth, New                    | final bill not submitted                                                                                                                                                                                                                                              | NIL                                                                                          |

|    | period in AIIMS Campus, Masjid Moth, New Delhi                                                                                                                                            |    | Delhi                                                                                                                                                                                     |                                                                                                                                                                                                                                                                        |
|----|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|  3 | Construction of Mother & Child Block Including Associated Works, Operation & Maintenance during defect liability period at Masjid Moth Area, Ansari Nagar, New Delhi for AIIMS, New Delhi |  3 | Construction of Mother & Child Block Including Associated Works, Operation & Maintenance during defect liability period at Masjid Moth Area, Ansari Nagar, New Delhi for AIIMS, New Delhi | Rs. 203762349, Escalation Amount was paid upto actual date of completion whereas indices were freezed as per stipulated date of completion REASONS: Extension of Time was granted without levy of Liquidity Damages. (Reason not attributable to contractor and HSCC)  |
|  4 | Construction of Burn & Plastic Surgery Block & Other Associated Services and their Maintenance during Defect Liability Period at J.P.N. APEX Trauma Centre AIIMS, New Delhi               |  4 | Construction of Burn & Plastic Surgery Block & Other Associated Services and their Maintenance during Defect Liability Period at J.P.N. APEX Trauma Centre AIIMS, New Delhi               | Rs. 173215726, Escalation Amount was paid upto actual date of completion whereas indices were freezed as per stipulated date of completion REASONS: Extension of Time was granted without levy of Liquidity Damages. (Reason not attriibutable to contractor and HSCC) |

<!-- image -->

| 5   | Construction of Hospital, OPD & Other Associated Services and their Maintenance during Defect Liability Period for National Cancer Institute at Badsha, Jhajjar, Haryana                     |   5 | Construction of Hospital, OPD & Other Associated Services and their Maintenance during Defect Liability Period for National Cancer Institute at Badsha, Jhajjar, Haryana                     | Rs 649368228, Escalation Amount was paid upto actual date of completion whereas indices were freezed as per stipulated date of completion REASONS: Extension of Time was granted without levy of Liquidity Damages. (Reason not attributable to contractor and HSCC)   |   6 |
|-----|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----|
|     | Construction of Residential Complex for National Cancer Institute (NCI) including Associated Services and Operation & Maintenance during Defect Liability Period at Badsha, Jhajjar, Haryana |   6 | Construction of Residential Complex for National Cancer Institute (NCI) including Associated Services and Operation & Maintenance during Defect Liability Period at Badsha, Jhajjar, Haryana | Rs. 293550535, Escalation Amount was paid upto actual date of completion whereas indices were freezed as per stipulated date of completionREASONS: Extension of Time was granted without levy of Liquidity Damages. (Reason not attributable to contractor and HSCC)   |   6 |

<!-- image -->

|   7 | Construction of New Paid Ward including Associated Works, Operation & Maintenance during defect liability period in AIIMS Campus, Ansari Nagar, New Delhi for AIIMS, New Delhi (Balance Work)   |   7 | Construction of New Paid Ward including Associated Works, Operation & Maintenance during defect liability period in AIIMS Campus, Ansari Nagar, New Delhi for AIIMS, New Delhi (Balance Work)   | Rs. 93658486, Escalation Amount was paid upto actual date of completion whereas indices were freezed as per stipulated date of completion REASONS: Extension of Time was granted without levy of Liquidity Damages (Reason not attributable to contractor and HSCC)   |
|-----|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|   8 | Construction of Hostel Block for Resident Doctor's including associated works, Operation & Maintenance during defect liability period for PGIMER, Dr. RML Hospital, New Delhi                   |   8 | Construction of Hostel Block for Resident Doctor's including associated works, Operation & Maintenance during defect liability period for PGIMER, Dr. RML Hospital, New Delhi                   | Rs. 260365035, Escalation Amount was paid upto actual date of completion whereas indices were freezed as per stipulated date of completion REASONS: Extension of Time was granted without levy of Liquidity Damages (Reason not attributable to contractor and HSCC)  |
|   9 | Construction of Hospital, OPD & Other Associates Works for Kalpana Chawla Govt. Medical                                                                                                         |   9 | Construction of Hospital, OPD & Other Associates Works for Kalpana Chawla Govt. Medical College (KCGMC), Karnal,                                                                                | Rs. 6837990, Escalation Amount was paid upto actual date of completion whereas indices were freezed as per                                                                                                                                                            |

|    | College (KCGMC), Karnal, Haryana (Package-II)                                                                                      |    | Haryana (Package-II)                                                                                                               | stipulated date of completion REASONS: Extension of Time was granted without levy of Liquidity Damages (Reason not attriibutable to contractor and HSCC)                                                                                                           |
|----|------------------------------------------------------------------------------------------------------------------------------------|----|------------------------------------------------------------------------------------------------------------------------------------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| 10 | Construction of Housing Block for Proposed Kalpana Chawla Govt. Medical College (KCGMC), Karnal, Haryana                           | 10 | Construction of Housing Block for Proposed Kalpana Chawla Govt. Medical College (KCGMC), Karnal, Haryana                           | Rs. -580167, Escalation Amount was paid upto actual date of completion whereas indices were freezed as per stipulated date of completion REASONS: Extension of Time was granted without levy of Liquidity Damages (Reason not attributable to contractor and HSCC) |
| 11 | Construction of Hospital & Medical College for All India Institute of Medical Sciences (AIIMS) at Raebareli, Uttar Pradesh (U.P.). | 11 | Construction of Hospital & Medical College for All India Institute of Medical Sciences (AIIMS) at Raebareli, Uttar Pradesh (U.P.). | Rs. 169892348, Escalation Amount was paid upto actual date of completion whereas indices were freezed as per stipulated date of completion REASONS: Extension of Time was granted without levy of Liquidity Damages (Reason                                        |

|    |                                                                                                                                                                                                 |    |                                                                                                                                                                                                       | not attributable to contractor and HSCC)                                                                                                                                                                                                                             |
|----|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| 12 | Construction of Housing Complex including external development & services for AIIMS (Under PMSSY) at Raebareli (U.P.).                                                                          | 12 | Construction of Housing Complex including external development & services for AIIMS (Under PMSSY) at Raebareli (U.P.).                                                                                | Rs. 169892348, Escalation Amount was paid upto actual date of completion whereas indices were freezed as per stipulated date of completion REASONS: Extension of Time was granted without levy of Liquidity Damages (Reason not attributable to contractor and HSCC) |
| 13 | Construction of ADVANCED NEUROSCIENCES CENTRE and their Maintenance during Defect Liability Period at PGIMER, Chandigarh on Comprehensive Design, Engineering, Procurement and Construction EPC | 13 | Construction of ADVANCED NEUROSCIENCES CENTRE and their Maintenance during Defect Liability Period at PGIMER, Chandigarh on Comprehensive Design, Engineering, Procurement and Construction EPC basis | Rs. 111579143, Escalation Amount was paid upto actual date of completion whereas indices were freezed as per stipulated date of completion REASONS: Extension of Time was granted without levy of Liquidity Damages (Reason not attributable to contractor           |

|    | basis                                                                                                                                                                                                                                                                                                                                                                                     |    |                                                                                                                                                                                                                                                                                                                                                                                                                                           | and HSCC)   |
|----|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------|
| 14 | Construction of Sub- Specialty Hospital block for NIMHANS. Bangalore'                                                                                                                                                                                                                                                                                                                     | 14 | Construction of Sub-Specialty Hospital block for NIMHANS. Bangalore'                                                                                                                                                                                                                                                                                                                                                                      | Nil         |
| 15 | Construction for left out building works including finishing, airconditioning, electrical works, roads, footpaths, sewerage, OT, auditorium, IT, gases manifold, electrical, substations and all otherelated services for Oncology and Academic Block under comprehensive Redevelopment Plan for Lady Hardinge Medical College and Associated Hospitals New Delhi and their Operation and | 15 | Construction for left out building works including finishing, airconditioning, electrical works, roads, footpaths, sewerage, OT, auditorium, IT, gases manifold, electrical, substations and all otherelated services for Oncology and Academic Block under comprehensive Redevelopment Plan for Lady Hardinge Medical College and Associated Hospitals New Delhi and their Operation and Maintenance during the Defect Liability Period. | Nil         |

<!-- image -->

|    | Maintenance during the Defect Liability Period.                                                                                                                                                                                                                                                                                                                                                                                    |    |                                                                                                                                                                                                                                                                                                                                                                                                                                     |     |
|----|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----|
| 16 | Construction for left out building works including finishing, air-conditioning, electrical works, roads, footpaths, sewerage, OT0, electrical substations and all other related services for OPD, IPD and Accident and Emergency A and E Block under comprehensive Redevelopment Plan for Lady Hardinge Medical College and Associated Hospitals, New Delhi and their Operation and Maintenance during the Defect Liability Period | 16 | Construction for left out building works including finishing, air- conditioning, electrical works, roads, footpaths, sewerage, OT0, electrical substations and all other related services for OPD, IPD and Accident and Emergency A and E Block under comprehensive Redevelopment Plan for Lady Hardinge Medical College and Associated Hospitals, New Delhi and their Operation and Maintenance during the Defect Liability Period | Nil |

<!-- image -->

|   17 | Construction of Super specialty hospital and other facilities for Dr. B. C. Roy Institute of Medical Sciences and Research at IIT- Kharagpur, West Bengal                                                                                                                                                                    |   16 | Construction of Super specialty hospital and other facilities for Dr. B. C. Roy Institute of Medical Sciences and Research at IIT-Kharagpur, West Bengal                                                                                                                                                                                            | Rs. 89204215, Escalation Amount was paid upto actual date of completion whereas indices were freezed as per stipulated date of completion REASONS: Extension of Time was granted without levy of Liquidity Damages (Reason not attributable to contractor and HSCC)   |
|------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|   18 | Construction of Academic Block, Boys and Girls Hostel, Staff Quarters, Resident Hostel Block, UGT, STP, Indoor Sports Block, Guest House, ESS and other services etc. with 03 years Defect liability period and Operation and maintenance for 05 years after completion of works for Establishment of New Medical College at |   18 | Construction of Academic Block, Boys and Girls Hostel, Staff Quarters, Resident Hostel Block, UGT, STP, Indoor Sports Block, Guest House, ESS and other services etc. with 03 years Defect liability period and Operation and maintenance for 05 years after completion of works for Establishment of New Medical College at Hanumangarh, Rajasthan | Rs. 44755559, Escalation Amount was paid upto actual date of completion whereas indices were freezed as per stipulated date of completion REASONS: Extension of Time was granted without levy of Liquidity Damages (Reason not attributable to contractor and HSCC)   |

|    | Hanumangarh, Rajasthan                                                                                                                                                                                                                     |    |                                                                                                                                                                                                                                            |                                                                                                                                                                                                                                                                   |
|----|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| 19 | Construction of Phase-I works comprising research lab with R&D office, hostel block including guest house, type III residential quarter, security lodge, Animal farms & Animal House, STP including Associated works for NIAB at Hyderabad | 19 | Construction of Phase-I works comprising research lab with R&D office, hostel block including guest house, type III residential quarter, security lodge, Animal farms & Animal House, STP including Associated works for NIAB at Hyderabad | Rs. 929466, Escalation Amount was paid upto actual date of completion whereas indices were freezed as per stipulated date of completion REASONS: Extension of Time was granted without levy of Liquidity Damages (Reason not attributable to contractor and HSCC) |
| 20 | Construction of Academic Hostel Blocks and auditorium at Rajkumari Amrit Kaur College of Nursing, New Delhi and their maintenance during defect liability period                                                                           | 20 | Construction of Academic Hostel Blocks and auditorium at Rajkumari Amrit Kaur College of Nursing, New Delhi and their maintenance during defect liability period                                                                           | Rs. 49593698, Escalation Amount was paid upto actual date of completion whereas indices were freezed as per stipulated date of completion REASONS: Extension of Time was granted without levy of Liquidity Damages (Reason                                        |

|    |                                                                                                                                 |    |                                                                                                                                 | not attributable to contractor and HSCC)                                                                                                                                                                                                                          |
|----|---------------------------------------------------------------------------------------------------------------------------------|----|---------------------------------------------------------------------------------------------------------------------------------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| 21 | Construction of Satellite Centre of PGIMER, Chandigarh at Sangrur (Punjab) including Maintenance during Defect Liability Period | 21 | Construction of Satellite Centre of PGIMER, Chandigarh at Sangrur (Punjab) including Maintenance during Defect Liability Period | Rs199846181, Escalation Amount was paid upto actual date of completion whereas indices were freezed as per stipulated date of completionREASONS: Extension of Time was granted without levy of Liquidity Damages (Reason not attributable to contractor and HSCC) |
| 22 | AIIMS @ Nagpur Residential                                                                                                      | 22 | AIIMS @ Nagpur Residential                                                                                                      | Rs127638773, Escalation Amount was paid upto actual date of completion whereas indices were freezed as per stipulated date of completion REASONS: Extension of Time was granted without levy of Liquidity Damages (Reason not attributable to contractor          |

|                            |    |                            | and HSCC)                                                                                                                                                                                                                                                           | 23 24   |
|----------------------------|----|----------------------------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|
| AIIMS @ Nagpur (Pakage II) | 23 | AIIMS @ Nagpur (Pakage II) | Rs 113549605, Escalation Amount was paid upto actual date of completion whereas indices were freezed as per stipulated date of completion REASONS: Extension of Time was granted without levy of Liquidity Damages (Reason not attributable to contractor and HSCC) | 23 24   |
| PMSSY - III - Guwahati     | 24 | PMSSY - III - Shimla       | Rs. 111383264, Escalation Amount was paid upto actual date of completion whereas indices were freezed as per stipulated date of completion REASONS: Extension of Time was granted without levy of Liquidity Damages (Reason not attributable to contractor          | 23 24   |

|    |                                                                 |    |                                                              | and HSCC)                                                                                                                                                                                                                                                            |   25 |
|----|-----------------------------------------------------------------|----|--------------------------------------------------------------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------|
|    | PMSSY - III - Dibrugarh (ssb Dibrugarh (assam medical college)) | 25 | PMSSY - III - Moti Lal Nehru Medical College, Allahbad, U.P. | Rs. 106892194, Escalation Amount was paid upto actual date of completion whereas indices were freezed as per stipulated date of completion REASONS: Extension of Time was granted without levy of Liquidity Damages (Reason not attributable to contractor and HSCC) |   25 |
| 26 | PMSSY - III - Shimla                                            | 26 | SSB , Safdarjung Hospital                                    | Rs62527770, Escalation Amount was paid upto actual date of completion whereas indices were freezed as per stipulated date of completion REASONS: Extension of Time was granted without levy of Liquidity Damages (Reason not attriibutable to contractor             |   25 |

|    |                                                              |    |                                             | and HSCC)                                                                                                                                                                                                                                                         |
|----|--------------------------------------------------------------|----|---------------------------------------------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| 27 | PMSSY - III - Moti Lal Nehru Medical College, Allahbad, U.P. | 27 | Emergency Block, Safdarjung Hospital        | Rs60740552, Escalation Amount was paid upto actual date of completion whereas indices were freezed as per stipulated date of completion REASONS: Extension of Time was granted without levy of Liquidity Damages (Reason not attributable to contractor and HSCC) |
| 28 | SSB , Safdarjung Hospital                                    | 28 | AIIMS @ Kalyani Pakage I OPD AND RESIDENTAL | Rs140567595, Escalation Amount was paid upto actual date of completion whereas indices were freezed as per stipulated date of completionREASONS: Extension of Time was granted without levy of Liquidity Damages (Reason not attributable to contractor           |

|    |                                             |    |                                                 | and HSCC)                                                                                                                                                                                                                                                          |   29 |
|----|---------------------------------------------|----|-------------------------------------------------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------|
|    | Emergency Block, Safdarjung Hospital        | 29 | AIIMS @ Kalyani Pakage II HOSPITAL AND ACADEMIC | Rs69940095, Escalation Amount was paid upto actual date of completion whereas indices were freezed as per stipulated date of completion REASONS: Extension of Time was granted without levy of Liquidity Damages (Reason not attributable to contractor and HSCC)  |   29 |
| 30 | AIIMS @ Kalyani Pakage I OPD AND RESIDENTAL | 30 | SSB Burla, PMSSY PH-III                         | Rs190695367, Escalation Amount was paid upto actual date of completion whereas indices were freezed as per stipulated date of completion REASONS: Extension of Time was granted without levy of Liquidity Damages (Reason not attributable to contractor and HSCC) |   29 |

|   31 | AIIMS @ Kalyani Pakage II HOSPITAL AND ACADEMIC   |   31 | PMSSY - III - Udaipur              | Rs79311927, Escalation Amount was paid upto actual date of completion whereas indices were freezed as per stipulated date of completion REASONS: Extension of Time was granted without levy of Liquidity Damages (Reason not attributable to contractor and HSCC)   |
|------|---------------------------------------------------|------|------------------------------------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|   32 | SSB Burla, PMSSY PH-III                           |   32 | Medical College at Pali, Rajasthan | Rs119318855, Escalation Amount was paid upto actual date of completion whereas indices were freezed as per stipulated date of completion REASONS: Extension of Time was granted without levy of Liquidity Damages (Reason not attributable to contractor and HSCC)  |

|   33 | PMSSY - III - Udaipur                          |   33 | PMSSY - III - Goverment Medical College - Kota   | Rs60937818, Escalation Amount was paid upto actual date of completion whereas indices were freezed as per stipulated date of completion REASONS: Extension of Time was granted without levy of Liquidity Damages (Reason not attributable to contractor and HSCC)   |
|------|------------------------------------------------|------|--------------------------------------------------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|   34 | Medical College at Pali, Rajasthan             |   34 | ESIC - Siliguri                                  | Nil                                                                                                                                                                                                                                                                 |
|   35 | PMSSY - III - Goverment Medical College - Kota |   35 | AIIMS @ Guntur (Pakage I)-OPD & Residential      | Rs65035498, Escalation Amount was paid upto actual date of completion whereas indices were freezed as per stipulated date of completion REASONS: Extension of Time was granted without levy of Liquidity Damages (Reason not attributable to contractor and HSCC)   |

|   36 | ESIC - Siliguri                                      |   36 | AIIMS @ Guntur (Pakage II)- Hospital & Academic Block   | Nil                                                                                                                                                                                                                                                               |
|------|------------------------------------------------------|------|---------------------------------------------------------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|   37 | AIIMS @ Guntur (Pakage I)-OPD & Residential          |   37 | PMSSY - III - Goa                                       | Rs102721429, Escalation Amount was paid upto actual date of completion whereas indices were freezed as per stipulated date of completionREASONS: Extension of Time was granted without levy of Liquidity Damages (Reason not attributable to contractor and HSCC) |
|   38 | AIIMS @ Guntur (Pakage II)-Hospital & Academic Block |   38 | PMSSY - III - Goverment Medical College- Aurangabad     | Rs18479596, Escalation Amount was paid upto actual date of completion whereas indices were freezed as per stipulated date of completion REASONS: Extension of Time was granted without levy of Liquidity Damages (Reason not attributable to contractor and HSCC) |

|   39 | PMSSY - III - Goa                                   |   39 | PMSSY - III - Goverment Medical College- Latur                                                     | Rs163332243, Escalation Amount was paid upto actual date of completion whereas indices were freezed as per stipulated date of completion REASONS: Extension of Time was granted without levy of Liquidity Damages (Reason not attributable to contractor and HSCC)   |        |
|------|-----------------------------------------------------|------|----------------------------------------------------------------------------------------------------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------|
|   40 | PMSSY - III - Goverment Medical College- Aurangabad |   40 | Construction Balance work of hostel and residential quarters FOR INCREASE OF UG seats RIMS, Imphal | Rs. 84268018, Escalation Amount was paid upto actual date of completion whereas indices were freezed as per stipulated date of completion REASONS: Extension of Time was granted without levy of Liquidity Damages (Reason not attributable to contractor and HSCC)  |        |
|   41 | PMSSY - III - Goverment Medical College- Latur      |   41 | PMSSY - III - Goverment Medical College, Rewa                                                      | Rs. 21136211, Escalation Amount was paid upto date of completion whereas indices were freezed as per                                                                                                                                                                 | actual |

|    |                                                   |    |                                                       | stipulated date of completion REASONS: Extension of Time was granted without levy of Liquidity Damages (Reason not attributable to contractor and HSCC)                                                                                                           |
|----|---------------------------------------------------|----|-------------------------------------------------------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| 42 | Package - I -Hospital LGBRIMH, Tezpur, Assam      | 42 | PMSSY - III - NSB Medical College, Jabalpur           | NIl                                                                                                                                                                                                                                                               |
| 43 | Package - II - Residential LGBRIMH, Tezpur, Assam | 43 | PMSSY - III - Gajra Medical College, Gwalior          | NIl                                                                                                                                                                                                                                                               |
| 44 | Const. Add. Facility RIPANS - Aizwal, Mizoram     | 44 | PMSSY - III - Patiala, Punjab                         | Nil                                                                                                                                                                                                                                                               |
| 45 | PMSSY - III - Goverment Medical College, Rewa     | 45 | PMSSY - III - Goverment Medical College, Jhansi, U.P. | Rs64017134, Escalation Amount was paid upto actual date of completion whereas indices were freezed as per stipulated date of completion REASONS: Extension of Time was granted without levy of Liquidity Damages (Reason not attributable to contractor and HSCC) |

|   46 | PMSSY - III - NSB Medical College, Jabalpur   |   46 | CNCI, Kolkata                                   | Rs54229774, Escalation Amount was paid upto actual date of completion whereas indices were freezed as per stipulated date of completion REASONS: Extension of Time was granted without levy of Liquidity Damages (Reason not attributable to contractor and HSCC)   |
|------|-----------------------------------------------|------|-------------------------------------------------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|   47 | PMSSY - III - Gajra Medical College, Gwalior  |   47 | PMSSY - III - MKCG Medical Colloege, Berahampur | Rs73438228, Escalation Amount was paid upto actual date of completion whereas indices were freezed as per stipulated date of completionREASONS: Extension of Time was granted without levy of Liquidity Damages (Reason not attributable to contractor and HSCC)    |

|   48 | PMSSY - III - Patiala, Punjab                         |   48 | PMSSY - III - North Bengal Medical College - Siliguri, West Bengal   | Rs57538284, Escalation Amount was paid upto actual date of completion whereas indices were freezed as per stipulated date of completion REASONS: Extension of Time was granted without levy of Liquidity Damages (Reason not attributable to contractor and HSCC)   |        |
|------|-------------------------------------------------------|------|----------------------------------------------------------------------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------|
|   49 | PMSSY - III - Goverment Medical College, Jhansi, U.P. |   49 | PMSSY - III - MKCG Medical Colloege, Berahampur                      | Rs66534415, Escalation Amount was paid upto actual date of completion whereas indices were freezed as per stipulated date of completion REASONS: Extension of Time was granted without levy of Liquidity Damages (Reason not attributable to contractor and HSCC)   |        |
|   50 | CNCI, Kolkata                                         |   50 | PMSSY - III - North Bengal Medical College - Siliguri, West Bengal   | Rs331526041, Escalation Amount was paid upto date of completion whereas indices were freezed as per                                                                                                                                                                 | actual |

|    |                                                                    | stipulated date of completion REASONS: Extension of Time was granted without levy of Liquidity Damages                                                                                                                                                  |
|----|--------------------------------------------------------------------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| 51 | PMSSY - III - MKCG Medical Colloege, Berahampur                    | Rs79123506, Escalation Amount was paid upto actual date of completion whereas indices were freezed as per stipulated date of completion REASONS: Extension of Time was granted without levy of Liquidity Damages (Reason not attributable to contractor |
| 52 | PMSSY - III - North Bengal Medical College - Siliguri, West Bengal | NIL                                                                                                                                                                                                                                                     |

## WORK COMPLETED BY CLASS -I CONTRACTORS

|   Sl. No | Description                                                                                                                                                                                                   | No. of Projects                   |
|----------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------------------------------|
|        1 | The total number of works costing more than Rupees 50 crore that have been completed and handed over by Class-I Contractors through HITES to the respective client Government/Department/Agencies since 2014; | 12 Nos.                           |
|        2 | The number of contracts where the works were not completed on time as per tender documents along with the details of cost and time overruns in such cases;                                                    | 12 Nos. (Enclosure-IV-A attached) |
|        3 | The number of Class-I Contractors who were allowed to complete works with more than 20% delay beyond the original time frame, and the extent of cost escalation permitted in such cases, along with reasons.  | 12 Nos. (Enclosure-IV-A attached) |
|        4 | The number of Class- I Contractor who have been disqualified/barred from bidding on account of delay in completion of previous project.                                                                       | Nil                               |

## HITES (Enclosure-IV)

## HITES (Enclosure-IV-A)

|   1 | Constructi on of 100 Bedded General Hospital at RHTC Najafgarh, Delhi     | DGHS MoHFW   | 49.93       | 67.32   | 17.3 9   | M/s Asian Construct ion Company   | 10- 02- 2019   | 10- 02- 2020   | 23- 03- 2023   | 311%   | Applicable as per tender conditions   | Justified delay not attributed to the contractor. work completed within the budgeted cost                   |
|-----|---------------------------------------------------------------------------|--------------|-------------|---------|----------|-----------------------------------|----------------|----------------|----------------|--------|---------------------------------------|-------------------------------------------------------------------------------------------------------------|
|   2 | Constructi on of 200 Bedded Mother and Child Hospital at Chitrakoot (U.P) | NHM          | 77.35 75.14 | Nil     |          | M/s KMV Projects                  | 02- 09- 2016   | 01- 03- 2018   | 31- 01- 2020   | 129%   | Applicable as per tender conditions   | Levy of Compensation amount of Rs. 1.96 Cr. imposed to contractor. Work completed within the budgeted cost. |
|   3 | AIIMS Bathinda                                                            | MoHFW        | 557.48      | 582.8 9 | 25.4 1   | M/s NCC Ltd                       | 25- 08- 2018   | 24- 08- 2020   | 30- 04- 2022   | 84%    | Not applicable                        | Justified delay not attributed to the contractor. work completed within the budgeted cost                   |

|   4 | Constructi on of Upgradatio n of Ganesh ShankarVid yarthi Memorial Medical College, Kanpur (U.P)   | MoHFW           | 101.37         | 95.11   | Nil   | M/s Sivanssh Infrastru cture Develop ment Pvt. Ltd.   | 02- 12- 2018   | 01- 04- 2020   | 31- 01- 2022   | 138%   | Applicable as per tender conditions         | Justified delay not attributed to the contractor. work completed within the budgeted cost                            |
|-----|----------------------------------------------------------------------------------------------------|-----------------|----------------|---------|-------|-------------------------------------------------------|----------------|----------------|----------------|--------|---------------------------------------------|----------------------------------------------------------------------------------------------------------------------|
|   5 | Surgical Block- GMC Kottayam , Kerala                                                              | Govt. of Kerala | 114.43 129.6 1 | 15.1 8  |       | M/s Jatan construc tions                              | 03- 02- 2020   | 02- 08- 2022   | 31- 01- 2025   | 100%   | 10CA is applicable as per tender conditions | Justified delay not attributed to the contractor. work completed within the budgeted cost & final bill under process |
|   6 | GMC Konni Phase - I                                                                                | Govt. of Kerala | 167.33 129     |         | Nil   | M/s NCC Ltd                                           | 23- 12- 2013   | 22- 06- 2015   | 20- 12- 2021   | 434%   | Not applicable                              | Justified delay not attributed to the contractor. work completed within the budgeted cost                            |

|   7 | GMC Thanjavur PMSSY_III , Tamil Nadu   | MoHFW   | 79.8        | 84.31 4.51   | M/s KMV Projects Ltd   | 15- 06- 2016   | 14- 12- 2017   | 13- 12- 2018   | 67%   | 10CA & 10CC are applicable as per tender conditions   | Justified delay not attributed to the contractor. work completed within the budgeted cost   |
|-----|----------------------------------------|---------|-------------|--------------|------------------------|----------------|----------------|----------------|-------|-------------------------------------------------------|---------------------------------------------------------------------------------------------|
|   8 | GMC Tirunelveli PMSSY_III Tamil Nadu   | MoHFW   | 79.64 85.98 | 6.34         | M/s KMV Projects Ltd   | 22- 06- 2016   | 21- 12- 2017   | 31- 12- 2018   | 69%   | 10CA & 10CC are applicable as per tender conditions   | Justified delay not attributed to the contractor. work completed within the budgeted cost   |
|   9 | RIMS Adilabad, PMSSY_III Telangana     | MoHFW   | 77.58 76.92 | Nil          | M/s KMV Projects Ltd   | 16- 07- 2016   | 15- 01- 2018   | 16- 03- 2022   | 277%  | 10CA & 10CC are applicable as per tender conditions   | Justified delay not attributed to the contractor. work completed within the budgeted cost   |
|  10 | KMC Warangal, PMSSY_III Telangana      | MoHFW   | 78.65 78.82 | 0.17         | M/s KMV Projects Ltd   | 16- 07- 2016   | 15- 01- 2018   | 08- 06- 2021   | 226%  | 10CA & 10CC are applicable as per tender conditions   | Justified delay not attributed to the contractor. work completed within the budgeted cost   |

|   11 | SSB, GMC Kozhikode, PMSSY_III, Kerala                | MoHFW   | 71.14       |   80.24 | 9.1   | M/s Cherian Varkey Construc tion Compan y Pvt. Ltd.   | 12- 07- 2017   | 11- 04- 2019   | 31- 12- 2021   | 156%   | 10CA & 10CC are applicable as per tender conditions   | Justified delay not attributed to the contractor. work completed within the budgeted cost & final bill under process   |
|------|------------------------------------------------------|---------|-------------|---------|-------|-------------------------------------------------------|----------------|----------------|----------------|--------|-------------------------------------------------------|------------------------------------------------------------------------------------------------------------------------|
|   12 | Upgradatio n of T.D MC, Alappuzha, PMSSY_III, Kerala | MoHFW   | 74.15 81.98 |    7.83 |       | M/s Cherian Varkey Construc tion Compan y Pvt. Ltd.   | 12- 07- 2017   | 11- 04- 2019   | 31- 01- 2022   | 161%   | 10CA & 10CC are applicable as per tender conditions   | Justified delay not attributed to the contractor. work completed within the budgeted cost & final bill under process   |