Lok Sabha Question No. 1095 (UNSTARRED), answered on 2024-02-08
Subject: NHs in Jharkhand
Ministry: ROAD TRANSPORT AND HIGHWAYS
Asked by: Pashupati Nath Singh

## GOVERNMENT OF INDIA MINISTRY OF ROAD TRANSPORT AND HIGHWAYS

## LOK SABHA UNSTARRED QUESTION NO. 1095 ANSWERED ON 8 TH FEBRUARY, 2024

## NHs IN JHARKHAND

1095. SHRI PASHUPATI NATH SINGH :

Will the Minister of ROAD TRANSPORT AND HIGHWAYS

सड़क परिवहन औि िाजमार्ग मंत्री

## be pleased to state:

- (a)  whether construction work on National Highways (NHs) in Jharkhand is going on as per schedule and if so, the details along with the current status thereof; and
- (b) the details of the current status regarding the road connecting Purulia in West Bengal to Bank More in Dhanbad Parliamentary Constituency which has been awarded the status of a highway?

## ANSWER

## THE MINISTER OF ROAD TRANSPORT AND HIGHWAYS

(SHRI NITIN JAIRAM GADKARI)

- (a)    There are total 36 nos. of ongoing NH projects in the State of Jharkhand, out of which 22 nos. of projects are going on as per schedule as on date and 14 nos. of projects are going on behind schedule. The list of ongoing works is annexed.
- (b)     The  strengthening  work was  completed  from  Jharkhand/West  Bengal border to  Bank  More  in  Dhanbad  Parliamentary  Constituency  in  May, 2023. The Short term  maintenance  Contract has been sanctioned on 23.11.2023 for remaining 10 kms length from Purulia to West Bengal/Jharkhand Border in the State of West Bengal.

## ANNEXURE

ANNEXURE  REFERRED  TO  IN  REPLY  TO  PART  (a)  OF  LOK  SABHA UNSTARRED QUESTION NO. 1095 TO BE ANSWERED ON 08.02.2024, ASKED BY SHRI PASHUPATI NATH SINGHREGARDING  NHs IN JHARKHAND Ongoing NH Projects in the State of Jharkhand

|   S. No. | Name of work                                                                                                                                                                | Schedule date of completion   |   Physical progress (in %) | Original/revised schedule date of completion   |
|----------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------------------------|----------------------------|------------------------------------------------|
|        1 | Strengthening work in Km 31 to 61 of NH-99.                                                                                                                                 | 26.01.2019                    |                         89 | 30.04.2024                                     |
|        2 | Widening to 2-lane with paved shoulder from Km 0.00 to Km 44.00 [Kuru Gaghra Section] of NH- 143A including re-construction of Culverts and Bridges on EPC Mode.            | 08.08.2023                    |                         74 | 31.03.2024                                     |
|        3 | Widening to 2-lane with paved shoulder & improvement from Km 41.00 to 54.00 of NH-220.                                                                                      | 24.07.2019                    |                         65 | Under foreclosure                              |
|        4 | Construction of Bridges at 23rd Km , 33rd Km 35th Km and 41st Km of NH-220.                                                                                                 | 19.04.2023                    |                         30 | 31.03.2024                                     |
|        5 | W&S of road to 2-lane with earthen shoulder in Km 36.10 to Km 60.60 (Dumari to Kurud more).                                                                                 | 13.08.2023                    |                         65 | 20.04.2024                                     |
|        6 | Construction of ROB at KM 204 of NH-114A at Patharia (LC No.4SPL/E).                                                                                                        | 24.01.2024                    |                         55 | 31.08.2024                                     |
|        7 | W/S to 2-lane with paved shoulder from km 141.00 to184.00 of NH-114-A.                                                                                                      | 12.09.2021                    |                         90 | 30.06.2024                                     |
|        8 | Strengthening work in Km 0.0 to 41.80 of NH- 133A.                                                                                                                          | 30.01.2021                    |                         96 | 28.02.2024                                     |
|        9 | Widening and Reconstruction to 2-lane with paved shoulder from km 10.900 to km 24.793(excluding km 14.85 to km 16.291) of NH- 133.                                          | 30.09.2023                    |                         81 | 31.03.2024                                     |
|       10 | Widening/Reconstruction of Existing Pavement to Two Lane with Paved Shoulder from Km 60.50 to Km 79.00 of NH-99.                                                            | 18.11.2024                    |                          0 | 18.11.2024                                     |
|       11 | Construction of Bypass around Lohardaga Town of NH-143A.                                                                                                                    | 05.01.2026                    |                          0 | 05.01.2026                                     |
|       12 | Widening and Strengthening/ Reconstruction of existing pavement to 2 lane with paved shoulder from km 116.00 to 176.221 (Chakradharpur - Chaibasa- Hatgamaharia) of NH-75E. | 16.07.2024                    |                         43 | 16.07.2024                                     |
|       13 | Construction of Bridge at 8 th Km of NH-220 on EPC Mode.                                                                                                                    | 19.05.2024                    |                         35 | 19.05.2024                                     |

|   14 | Widening and Strengthening/ Reconstruction to 2 lane with paved shoulder/ 2 lane + paved shoulder with service road from km 0+00 to km 42+250 (excluding design ch. 03+220 to 04+220 & 28+350 to 29+069), Package-I of NH-320G.                                                                                                                            | 24.08.2025   |     0 | 24.08.2025   |
|------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------------|-------|--------------|
|   15 | Widening and Reconstruction to 2-lane with paved shoulder/2-lane+paved shoulder with Service Road from km 98.00 to km 176.310 of NH-320G.                                                                                                                                                                                                                  | 24.08.2025   |  0    | 24.08.2025   |
|   16 | Construction of ROB at KM 198 of NH-114A at Sapaha (LC No.20SPL/E).                                                                                                                                                                                                                                                                                        | 19.07.2024   | 45    | 19.07.2024   |
|   17 | Construction of High Level Golpahari Bridge at km 40.766 with approaches (Design Chainage from km 39.700 to km 41.500) on NH-419.                                                                                                                                                                                                                          | 15.02.2025   |  0    | 15.02.2025   |
|   18 | Widening and Reconstruction to 2-lane with paved shoulder from km 138.20 to km 140 of NH- 114A.                                                                                                                                                                                                                                                            | 27.02.2024   | 13    | 27.02.2024   |
|   19 | Widening & Strengthening / Reconstruction to 2 lane with paved shoulder from km 12.40 (Godda) to Km 30.40 (sunderpahari) of NH-333A.                                                                                                                                                                                                                       | 28.07.2024   | 29    | 28.07.2024   |
|   20 | Widening and Reconstruction to 4-lane/4-lane with service road including structures from Pokharia More at Km 47.600 (Ex. Km 50.230) to Govindpur at km 62.949 (Ex. Km 65.325) of NH-419.                                                                                                                                                                   | 03.01.2026   |  0    | 03.01.2026   |
|   21 | 4-Laning of balance work of Ranchi-Mahulia Section of NH-33 from Vikash-Rampur (Km 113.730 to Km 140.00), Package-I                                                                                                                                                                                                                                        | 10.12.2020   | 94.25 | 28.02.2024   |
|   22 | Six Laning of Bihar Jharkhand Boarder (Chordaha) to Gorhar Section of NH-2 from Km 249.525 to Km 320.810 in the State of Jharkhand under NHDP Phase V on EPC Mode.                                                                                                                                                                                         | 29.11.2021   | 67.13 | 31.08.2024   |
|   23 | 4-Laning of Barhi - Koderma Section (Km 0.00 to Km 27.700) of NH-31.                                                                                                                                                                                                                                                                                       | 16.11.2021   | 89.13 | 31.03.2024   |
|   24 | 6L Grade Separator at Km 36.530 with LVUP at Km 36.894 including approaches to grade separator & LVUP from Km 35.840 to 37.240 in Barhi-Hazaribagh section (Hazaribagh Bypass) of NH-20.                                                                                                                                                                   | 06.01.2023   | 68.55 | 31.03.2024   |
|   25 | Construction of new link (NH-133B) from km. 0.200 (km. 200.700 of Sahibganj Bypass) in Jharkhand to km. 15.885 (km. 25.240 of 131A) including Ganga Bridge and construction of Manihari Bypass from km. 0.000(km. 25.240 of 131A) to km. 5.500 (km. 34.100 of NH-131A near Narenpur) and widening of NH-131A from km. 5.500 (km. 34.100 of NH-131A) to km. | 31.10.2024   | 61.9  | 31.10.2024   |

|    | 6.000(34.600 of NH-131A) in the state of Bihar to 4 lane standard on EPC Mode                                                                  |            |       |            |
|----|------------------------------------------------------------------------------------------------------------------------------------------------|------------|-------|------------|
| 26 | 4-Laning of Mirzachowki-Farakka section of NH-80 from Km 215.000 (Baskola) to Km 260.000 (Kathalbari) (Package-I)                              | 31.07.2023 | 37    | 30.06.2024 |
| 27 | 4-Laning of Hariharganj to Parwa More section of NH-98 from Km 23.284 to Km 57.049                                                             | 29.02.2024 | 80.8  | 29.02.2024 |
| 28 | 4-Laning of Palma to Gumla section of NH-23 from Km 26.000 to Km 89.170                                                                        | 31.03.2024 | 62.02 | 31.03.2024 |
| 29 | Elevated Corridor from Kutchery Chowk to Piska More of NH-75                                                                                   | 04-01-2025 | 45.36 | 04-01-2025 |
| 30 | Construction of 4 lane ROB in Lieu of LC No. 9 between Piska More to Palma Section at km 14.370 of NH-23 on EPC mode in the state of Jharkhand | 11.10.2024 | 13.06 | 11.10.2024 |
| 31 | 4L of Mehgama - Hansdiha from km. 41.900 to km. 93.000 of NH -133A (Pkg-II)                                                                    | 07.05.2025 | 21    | 07.05.2025 |
| 32 | 4L of Ormanjhi-Gola section from Km 81.450 to Km 53.600 of NH- 320B(PKG-II)                                                                    | 20.06.2025 |  8    | 20.06.2025 |
| 33 | 4L of Gola-Bokaro(Jaina More) section from Km 53.600 to Km 21.110 of NH-320(PKG-1)                                                             | 25.06.2025 |  7    | 25.06.2025 |
| 34 | 4L from Km 219.600 (Khajuri) to Km 260.483 (Wyndhamganj) on NH-75 (Sec-V)                                                                      | 14.09.2025 | 20.91 | 14.09.2025 |
| 35 | 4L from Km 147.450 (Bhogu) to Km 196.870 (Sankha) on NH-75 (Sec-III).                                                                          | 09.11.2025 | 16.74 | 09.11.2025 |
| 36 | 4L of Basukinath- Deoghar Section of NH-114A.                                                                                                  | 11.12.2025 |  0    | 11.12.2025 |

*****