Lok Sabha Question No. 2536 (UNSTARRED), answered on 2025-03-17
Subject: CPSE Projects Operational in West Bengal
Ministry: FINANCE
Asked by: Ms Sayani Ghosh

## GOVERNMENT OF INDIA MINISTRY OF FINANCE DEPARTMENT OF PUBLIC ENTERPRISES

## LOK SABHA UNSTARRED QUESTION NO. 2536

TO BE ANSWERED ON 17.03.2025

## CPSE Projects Operational in West Bengal

## 2536.    Ms Sayani Ghosh:

Will the Minister of FINANCE be pleased to state:

- (a) the details of Central Public Sector Enterprises (CPSEs) projects currently operational in West Bengal;
- (b) the number of new CPSEs, extension projects approved and shut down in West Bengal during the last ten years; and
- (c)  the total amount of funds allocated and utilised for the same during the last ten years?

## ANSWER

## THE MINISTER OF STATE FOR FINANCE (SHRI PANKAJ CHAUDHARY)

(a)  The Ministry of Statistics and Programme Implementation is mandated to monitor Ongoing Central Sector Infrastructure Projects costing ₹ 150 crore and above on time and cost overrun, based on the information reported by the Line Ministries/ Project Implementing Agencies on the Online Computerized Monitoring System (OCMS) of the Ministry. Based on the information furnished  by Ministry of Statistics and Programme Implementation, the details of on-going projects of Central Public Sector Enterprises (CPSEs) in West Bengal are at Annexure-I.

(b) & (c) As per information available in PE Survey 2023-24, the number and details of new CPSEs incorporated during the last ten years with registered office in West Bengal are at Annexure-II. Most CPSEs have operations beyond the place of their incorporation.

Based on the information furnished by Ministry of Statistics and Programme Implementation, the number of completed projects and dropped /deleted projects of CPSEs along with their cost and expenditure details during the last ten years in West Bengal are at Annexure III & IV respectively.

***

Annexure I

## Annexure I referred to in reply to Part (a) of Lok Sabha Unstarred Question Number 2536 to be answered on 17-03-2025

## On-going Projects of Central Public Sector Enterprises (CPSEs) in West Bengal as on 31.01.2025

| SI. No   | CPSE/ Project Name                                                                               | Date of Approval (month / year)   | Original (Revised) [Anticipated] Date of Commissioning (month / year)   | Original (Revised) [Anticipated] Cost (Rs. crore)   | Cumulative Expenditure in Rs. crore (Cost Overrun in Rs. crore) [ Time Overrun in months ]   |
|----------|--------------------------------------------------------------------------------------------------|-----------------------------------|-------------------------------------------------------------------------|-----------------------------------------------------|----------------------------------------------------------------------------------------------|
|          | Airport Authority of India                                                                       |                                   |                                                                         |                                                     |                                                                                              |
| 1        | AIRSIDE CAPACITYENHANCEMENT OF NSBI AIRPORT, KOLKATA                                             | 1/2019                            | 11/2021 (-) [5/2023]                                                    | 389.71 (-) [397.00]                                 | 396.57 (7.29) [0]                                                                            |
| 2        | BAGDOGRAAIRPORT: DEVELOPMENT OF NEWCIVILENCLAVEAT BAGDOGRAAIRPORT. SUB-HEAD : CONSTRUCTION OF N  | 8/2024                            | 3/2027 (-) [3/2027]                                                     | 1,549.00 (-) [1,549.00]                             | 70.32 (0.00) [0]                                                                             |
| 3        | CONSTRUCTION OFATCTOWERAND TECHNICAL BLOCKAT NSCBIAIRPORT KOLKATA                                | 1/2016                            | 3/2020 (6/2022) [12/2023]                                               | 458.00 (-) [458.00]                                 | 246.68 (0.00) [0]                                                                            |
| 4        | NSCBIAIRPORT KOLKATA: RE- CONSTRUCTION OF RIGID POSITIONS OF SECONDARYRUNWAY, 'K'AND 'A' TAXIWAY | 4/2023                            | 10/2025 (-) [10/2025]                                                   | 328.30 (-) [328.30]                                 | 73.04 (0.00) [0]                                                                             |
|          | Bharat Coking Coal Limited                                                                       |                                   |                                                                         |                                                     |                                                                                              |
| 5        | 2.0 MTPABHOJUDIH NLWWASHERY                                                                      | 12/2015                           | 9/2020 (-) [2/2025]                                                     | 341.22 (341.22) [341.22]                            | 340.47 (0.00) [53]                                                                           |
|          | Eastern Coal Fields Limited                                                                      |                                   |                                                                         |                                                     |                                                                                              |
| 6        | BONJEMEHARI EXPANSION OCP                                                                        | 8/2021                            | 3/2026 (3/2026) [3/2026]                                                | 570.12 (-) [570.11]                                 | 80.09 (-0.01) [0]                                                                            |
| 7        | EXPANSION PR OF JHANJRAUG (5.00 MTY)                                                             | 4/2020                            | 3/2029 (-) [3/2029]                                                     | 1,210.12 (-) [1,210.12]                             | 463.11 (0.00) [0]                                                                            |
| 8        | ITAPARAOC                                                                                        | 12/2023                           | 3/2030 (-) [3/2030]                                                     | 929.10 (-) [929.10]                                 | 59.55 (0.00) [0]                                                                             |
| 9        | MOHANPUR EXPANSION OC PHASE II                                                                   | 11/2020                           | 3/2026 (3/2026) [3/2026]                                                | 888.99 (-) [888.99]                                 | 61.45 (0.00) [0]                                                                             |
| 10       | NAKRAKONDAKUMARDIH B OCP                                                                         | 8/2018                            | 3/2029 (-) [3/2029]                                                     | 502.68 (-) [502.67]                                 | 65.80 (-0.01) [0]                                                                            |
| 11       | PARASCOLE JAMBAD OCP                                                                             | 11/2024                           | 3/2037 (-) [3/2037]                                                     | 1,193.55 (-) [1,193.55]                             | 0.00 (0.00) [0]                                                                              |
| 12       | RANIGANJ MASTER PLAN                                                                             | 8/2009                            | 8/2019 (-) [8/2024]                                                     | 2,661.73 (-) [5,146.48]                             | 773.95 (2,484.75) [0]                                                                        |
| 13       | SHYAMSUNDARPUR UG INCLUDING SAPI UNIT                                                            | 4/2020                            | 3/2026 (3/2026) [3/2026]                                                | 483.65 (-) [483.65]                                 | 51.11 (0.00) [0]                                                                             |
| 14       | SIDULI MINE (OCAND UG)                                                                           | 5/2018                            | 3/2027                                                                  | 535.18                                              | 4.20                                                                                         |

| SI. No   | CPSE/ Project Name                                                                           | Date of Approval (month / year)   | Original (Revised) [Anticipated] Date of Commissioning (month / year)   | Original (Revised) [Anticipated] Cost (Rs. crore)   | Cumulative Expenditure in Rs. crore (Cost Overrun in Rs. crore) [ Time Overrun in months ]   |
|----------|----------------------------------------------------------------------------------------------|-----------------------------------|-------------------------------------------------------------------------|-----------------------------------------------------|----------------------------------------------------------------------------------------------|
|          |                                                                                              |                                   | (-) [3/2027]                                                            | (-) [535.17]                                        | (-0.01) [0]                                                                                  |
| 15       | SONEPUR BAZARI EXPANSION OC                                                                  | 7/2021                            | 3/2029 (-) [3/2029]                                                     | 5,365.88 (5,366.00) [5,365.88]                      | 524.60 (0.00) [0]                                                                            |
| 16       | UCE OF PARASEABELBAID REORGANISATION UG                                                      | 1/2023                            | 3/2029 (3/2028) [3/2028]                                                | 389.10 (-) [389.10]                                 | 130.56 (0.00) [-12]                                                                          |
| 17       | UCE OF TILABONI UG                                                                           | 1/2023                            | 3/2029 (-) [3/2029]                                                     | 749.07 (-) [749.07]                                 | 51.13 (0.00) [0]                                                                             |
|          | Bharat Petroleum Corporation Limited                                                         |                                   |                                                                         |                                                     |                                                                                              |
| 18       | CITYGAS DISTRIBUTION PROJECTSAT ALIPURDUARAND COOCH BEHAR                                    | 12/2022                           | 3/2030 (-) [3/2030]                                                     | 1,017.00 (-) [1,017.00]                             | 122.45 (0.00) [0]                                                                            |
|          | Gas Authority of India Limited                                                               |                                   |                                                                         |                                                     |                                                                                              |
| 19       | DURGAPUR-HALDIAPIPELINE PROJECT                                                              | 3/2017                            | 12/2020 (7/2025) [12/2025]                                              | 1,740.00 (2,433.15) [2,433.15]                      | 2,117.50 (693.15) [60]                                                                       |
|          | Hindustan Petroleum Corporation Limited                                                      |                                   |                                                                         |                                                     |                                                                                              |
| 20       | CGD PROJECT IN WEST BENGAL11TH ROUND                                                         | 6/2022                            | 6/2030 (-) [6/2030]                                                     | 2,628.00 (-) [2,628.00]                             | 177.63 (0.00) [0]                                                                            |
| 21       | CITYGAS DISTRIBUTION IN WEST BENGAL                                                          | 3/2019                            | 3/2031 (3/2029) [3/2029]                                                | 5,830.20 (-) [5,830.20]                             | 828.43 (0.00) [-24]                                                                          |
| 22       | HALDIAPANAGARH PIPELINE PROJECT                                                              | 11/2022                           | 11/2025 (-) [11/2025]                                                   | 1,010.00 (-) [1,010.00]                             | 344.83 (0.00) [0]                                                                            |
|          | Indian Oil Corporation Limited                                                               |                                   |                                                                         |                                                     |                                                                                              |
| 23       | CGD PROJECTAT EAST MEDNIPORE, WEST MEDNIPOREAND JHARGRAM DISTRICTS                           | 3/2022                            | 3/2030 (-) [6/2031]                                                     | 609.00 (-) [609.00]                                 | 57.97 (0.00) [15]                                                                            |
|          | National Thermal Power Corporation                                                           |                                   |                                                                         |                                                     |                                                                                              |
| 24       | RAMMAM-III HEPP (3X40 MW)                                                                    | 9/2014                            | 9/2019 (-) [3/2029]                                                     | 1,381.84 (-) [1,803.00]                             | 1,119.24 (421.16) [114]                                                                      |
|          | Kolkata Metro Rail Corporation Limited                                                       |                                   |                                                                         |                                                     |                                                                                              |
| 25       | EASTWESTMETRO CORRIDOR KOLKATA                                                               | 2/2009                            | 9/2016 (-) [6/2024]                                                     | 4,874.58 (8,575.00) [10,442.41]                     | 0.00 (5,567.83) [0]                                                                          |
| 26       | NEWWORKFOR CONSTRUCTION OF METRO RAILWAYFROM NOAPARA- BARASAI VIABIMANBANDER (MTP)           | 4/2010                            | 3/2016 (-) [3/2016]                                                     | 2,397.72 (-) [2,397.72]                             | 197.20 (0.00) [0]                                                                            |
|          | Rail Vikas Nigam Ltd.                                                                        |                                   |                                                                         |                                                     |                                                                                              |
| 27       | NEWWORKFOR CONSTRUCTION OF METRO RAILWAYFROM BARANAGAR TO BARRACKPOREAND DAKSHINESHWAR (MTP) | 4/2010                            | 3/2014 (-) [12/2025]                                                    | 2,298.42 (-) [2,733.86]                             | 392.98 (435.44) [141]                                                                        |

| SI. No   | CPSE/ Project Name                                                                      | Date of Approval (month / year)   | Original (Revised) [Anticipated] Date of Commissioning (month / year)   | Original (Revised) [Anticipated] Cost (Rs. crore)   | Cumulative Expenditure in Rs. crore (Cost Overrun in Rs. crore) [ Time Overrun in months ]   |
|----------|-----------------------------------------------------------------------------------------|-----------------------------------|-------------------------------------------------------------------------|-----------------------------------------------------|----------------------------------------------------------------------------------------------|
| 28       | NEWWORKFOR CONSTRUCTION OF METRO RAILWAYFROM JOKATO BINOYBADALDINESH BAGH.              | 4/2010                            | 3/2016 (-) [12/2026]                                                    | 2,913.51 (-) [4,834.54]                             | 3,918.86 (1,921.03) [129]                                                                    |
| 29       | NEWWORKFOR CONSTRUCTION OF METRO RAILWAYFROM NSCB AIRPORT TO NEWGARIAVIA RAJARHAT (MTP) | 4/2010                            | 3/2016 (-) [3/2026]                                                     | 3,951.98 (-) [8,964.35]                             | 7,387.40 (5,012.37) [120]                                                                    |
|          | Steel Authority of India Limited (SAIL)                                                 |                                   |                                                                         |                                                     |                                                                                              |
| 30       | REBUILDING OF COKE OVEN BATTERY NO.4 OF DURGAPUR STEEL PLANT                            | 11/2023                           | 12/2026 (-) [12/2026]                                                   | 916.78 (-) [916.78]                                 | 62.49 (0.00) [0]                                                                             |

Annexure II

Annexure II referred to in reply to Part (b) & (c) of Lok Sabha Unstarred Question Number 2536 to be answered on 17-03-2025

## Central Public Sector Enterprises (CPSEs) incorporated during last 10 years with registered office in West Bengal

|   S. No | Name of CPSE                            |   Year of Incorporation |
|---------|-----------------------------------------|-------------------------|
|       1 | Braithwaite NACOF Solar Project Limited |                    2023 |
|       2 | CIL Navikarniya Urja Limited            |                    2021 |
|       3 | CIL Solar PV Limited.                   |                    2021 |
|       4 | Hooghly Cochin Shipyard Ltd.            |                    2017 |
|       5 | Inland &Coastal Shipping Ltd.           |                    2016 |
|       6 | Visakhapatnam Port Logistics Park Ltd.  |                    2014 |

## Annexure III referred to in reply to Part (b) & (c)of Lok Sabha Unstarred Question Number 2536 to be answered on 17-03-2025

## Details of completed projects of Central Public Sector Enterprises (CPSEs) in West Bengal during the last ten Years

|   S. No. | Project name                                                                                         | Agency name (CPSE)                            | Original date of commissionin g   |   Original cost (in Rs cr.) |   Cumulative expenditure (in Rs cr.) |
|----------|------------------------------------------------------------------------------------------------------|-----------------------------------------------|-----------------------------------|-----------------------------|--------------------------------------|
|        1 | EXPANSION OF DURGAPUR STEEL PLANT                                                                    | STEEL AUTHORITY OF INDIA LIMITED (SAIL)       | 12/2012                           |                     2875    |                              2640    |
|        2 | TEESTA LOWDAMHEP, STAGE-IV (4X40 MW) (NHPC)                                                          | NATIONAL HYDRO- ELECTRIC POWER CORPORATION    | 09/2009                           |                     1061.38 |                              2048.42 |
|        3 | REBUILDING OF BATTERY BLOCK 5A AND RE- CONSTRUCTION OF BATTERY BLOCK 5B                              | STEEL AUTHORITY OF INDIA LIMITED (SAIL)       | 06/2015                           |                      313.05 |                               319.91 |
|        4 | TAMLUK-BASULYA- SUTAHATA DOUBLING                                                                    | RAIL VIKAS NIGAM LTD.                         | 06/2013                           |                      171.02 |                               241.76 |
|        5 | NEW250 TMTPA LPG PLANT AT PANAGARH                                                                   | HINDUSTAN PETROLEUM CORPORATION LIMITED       | 09/2017                           |                      190.45 |                               130.15 |
|        6 | TRANSMISSION SYSTEM FOR DEVELOPMENT OF POOLING STN. IN NR PART OF WEST BENGAL AND TRANSFER OF POWER  | POWER GRID CORPORATION OF INDIA LIMITED       | 01/2015                           |                     4404.57 |                              3700.95 |
|        7 | DISTILLATE YIELD IMPROVEMENT PROJECT (COKER) AT HALDIA REFINERY                                      | INDIAN OIL CORPORATION LIMITED                | 09/2017                           |                     3076    |                              3450.3  |
|        8 | BS-VI PROJECT (PHASE-I) AT HALDIA REFINERY                                                           | INDIAN OIL CORPORATION LIMITED                | 09/2019                           |                     2934.4  |                              1957.94 |
|        9 | CONSTRUCTION OF WORKSHOPS AND BUILDINGS FOR 24 NOS NEWINDUSTRIAL TRAINING INSTITUTES(ITI) WEST BENG  | HINDUSTAN STEELWORK CONSTRUCTION LIMITED      | 03/2016                           |                      185.37 |                               178.3  |
|       10 | REPLACEMENT OF CONVERTER SHELLS TOGETHER WITH BOTTOM STIRRING SYSTEM AND INSTALLATION OF SECONDARY E | STEEL AUTHORITY OF INDIA LIMITED (SAIL)       | 09/2020                           |                      263.36 |                               253.46 |
|       11 | EASTERN REGION STRENGTHENNING SCHEME-XV                                                              | POWER GRID CORPORATION OF INDIA LIMITED       | 04/2018                           |                      454.11 |                               345.21 |
|       12 | KHARAGPUR LPG BOTTLING PLANT                                                                         | INDIAN OIL CORPORATION LIMITED                | 04/2020                           |                      163.02 |                               153.78 |
|       13 | CNCI KOLKATA WEST BENGAL                                                                             | HOSPITAL SERVICES CONSULTANCY CORPORATION LTD | 09/2018                           |                      244    |                               224.92 |

|   S. No. | Project name                                                                                          | Agency name (CPSE)                            | Original date of commissionin g   |   Original cost (in Rs cr.) |   Cumulative expenditure (in Rs cr.) |
|----------|-------------------------------------------------------------------------------------------------------|-----------------------------------------------|-----------------------------------|-----------------------------|--------------------------------------|
|       14 | CONSTRUCTION OF HOSPITAL BLOCK, IIT, KHARAGPUR                                                        | HOSPITAL SERVICES CONSULTANCY CORPORATION LTD | 05/2017                           |                      168.9  |                               182.1  |
|       15 | RESIDENTIALCOMPLEX AND OPD BLOCK, AIIMS, KALYANI WEST BENGAL                                          | HOSPITAL SERVICES CONSULTANCY CORPORATION LTD | 03/2019                           |                      355.15 |                               321.31 |
|       16 | HOSPITAL AND TEACHING- AIIMS KALYANI                                                                  | HOSPITAL SERVICES CONSULTANCY CORPORATION LTD | #                                 |                      651.99 |                               622.18 |
|       17 | 30 INCH CRUDE OIL PIPELINE IN HALDIA- BARAUNI SECTION OF PHBPL AND CONVERSION OF EXISTING 18 INCH HAL | INDIAN OIL CORPORATION LIMITED                | 09/2022                           |                     3712    |                              2915.64 |
|       18 | INSTALLATION OF SECOND CATALYTIC DEWAXING UNIT (CDW-II) AT HALDIA REFINERY                            | INDIAN OIL CORPORATION LIMITED                | 01/2023                           |                     1019    |                               776.55 |
|       19 | DURGAPUR PP-III (2X20 MW) - NSPCL                                                                     | NATIONAL THERMAL POWER CORPORATION            | 11/2018                           |                      529.68 |                               558.39 |
|       20 | HALDIA LPG IMPORT FACILITY                                                                            | BHARAT PETROLEUM CORPORATION LIMITED          | 10/2018                           |                      694    |                               971.84 |

# Not available

Annexure IV Annexure IV referred to in reply to Part (b) & (c) of Lok Sabha Unstarred Question Number

2536 to be answered on 17-03-2025

Details of Dropped/Deleted Projects in West Bengal during the last ten years of Central Public Sector Enterprises (CPSEs)

|   S.no. | Project name                                        | Agency name (CPSE)             | Original date of commissionin g   |   Original cost (in Rs cr.) |   Cumulative expenditure (in Rs cr.) |
|---------|-----------------------------------------------------|--------------------------------|-----------------------------------|-----------------------------|--------------------------------------|
|       1 | HALDIA BARAUNI PRODUCT PIPELINE                     | INDIAN OIL CORPORATION LIMITED | 12/2020                           |                     1021    |                                 4.45 |
|       2 | EXPANSION PR OF JHANJRA UG(5.00 MTY) OLD (3.50) MTY | EASTERN COAL FIELDS LIMITED    | 03/2029                           |                     1210.12 |                                91.96 |
|       3 | PARASEA- BELBAID REORGANISATION UG MINE             | EASTERN COAL FIELDS LIMITED    | 03/2027                           |                      826.42 |                                 4.47 |
|       4 | TILABONI UG MINE                                    | EASTERN COAL FIELDS LIMITED    | 03/2027                           |                      916.62 |                                12.79 |