Lok Sabha Question No. 3740 (UNSTARRED), answered on 2024-12-18
Subject: Delayed/Underperforming Projects in Rural Areas of Sonipat
Ministry: STATISTICS AND PROGRAMME IMPLEMENTATION
Asked by: Shri Satpal Brahamchari

## GOVERNMENT OF INDIA

## MINISTRY OF STATISTICS AND PROGRAMME IMPLEMENTATION

## LOK SABHA UNSTARRED QUESTION NO. 3740 TO BE ANSWERED ON 18.12.2024

## DELAYED/UNDERPERFORMING PROJECTS IN RURAL AREAS OF SONIPAT

3740.   SHRI SATPAL BRAHAMCHARI:

Will the Minister of STATISTICS AND PROGRAMME IMPLEMENTATION be pleased to state:

- (a) the details of railways, highways, Jal Shakit, Rural Development and Urban Development and Health related projects sanctioned in the State of Haryana, especially in Sonipat Lok Sabha Parliamentary  Constituency  for  implementation  during  the  last three years and the funds allocated for them;
- (b) the details of the projects sanctioned by various Ministries for implementation in Haryana during the said period, pending with the State Government, district and year-wise; and
- (c)  the  details  of  the  major  projects  delayed/underperforming  in rural areas of Sonipat Lok Sabha Constituency?

## ANSWER

MINISTER  OF  STATE  (INDEPENDENT  CHARGE)  OF  THE  MINISTRY  OF STATISTICS AND PROGRAMME IMPLEMENTATION; MINISTER OF STATE (INDEPENDENT CHARGE) OF THE MINISTRY OF PLANNING AND MINISTER  OF  STATE  IN  THE  MINISTRY  OF  CULTURE  [RAO  INDERJIT SINGH]

- (a) The Ministry of Statistics and Programme  Implementation  is mandated  to  monitor  Ongoing  Central  Infrastructure  Sector  Projects costing ₹ 150 crore and above, is being undertaken majorly on time and cost overrun, based on the information reported by the Line Ministries/ Project  Implementing  Agencies  on the  Online  Computerized  Monitoring

(b)

System (OCMS) of this Ministry. As on 01.12.2024, the sector-wise count of  project  with  their  original  cost  as  reported  to  be  implemented  in Haryana  state  (including  Sonipat  district)  during  last  3  years  is  at Annexure-I. As on 01.12.2024, the district-wise number of delayed projects of Haryana  State  as  reported  to  be  delayed  during  last  3  years  is  at Annexure-II. (c)                As  on  01.12.2024,  the  detail  of  delayed  projects  in  Sonipat district of Haryana State is at Annexure-III

*****

## ANNEXURE REFERRED TO IN REPLY TO PART (a) OF THE LOK SABHA UNSTARRED QUESTION NO. 3740 TO BE ANSWERED ON 18/12//2024

## Annexure-I

## SECTOR-WISE COUNT OF PROJECT IN STATE OF HARYANA INCLUDING SONIPAT DISTRICT All cost in ₹ Cr.

|                             | March 22             | March 22             | March 23             | March 23             | March 24             | March 24             | November 24          | November 24          |
|-----------------------------|----------------------|----------------------|----------------------|----------------------|----------------------|----------------------|----------------------|----------------------|
| Sector                      | No of Project        | Original Cost        | No of Project        | Original Cost        | No of Project        | Original Cost        | No of Project        | Original Cost        |
| RAILWAYS                    | 1                    | 287                  | 1                    | 287                  | 2                    | 823.47               | 2                    | 823.47               |
| ROAD TRANSPORT AND HIGHWAYS | 19                   | 16488.12             | 7                    | 7088.84              | 28                   | 36588.95             | 23                   | 29978.47             |
| WATER RESOURCES             | No reported projects | No reported projects | No reported projects | No reported projects | No reported projects | No reported projects | No reported projects | No reported projects |
| RURAL DEVELOPMENT           | No reported projects | No reported projects | No reported projects | No reported projects | No reported projects | No reported projects | No reported projects | No reported projects |
| URBAN DEVELOPMENT           | No reported projects | No reported projects | No reported projects | No reported projects | No reported projects | No reported projects | No reported projects | No reported projects |
| HEALTH AND FAMILY WELFARE   | 1                    | 505.58               | 1                    | 505.58               | 1                    | 1294.34              | 1                    | 1294.34              |
| PETROLEUM                   | 11                   | 42763.28             | 13                   | 44483.76             | 5                    | 39194.94             | 3                    | 38367.94             |
| HOME AFFAIRS                | 1                    | 166.98               | 1                    | 166.98               | 1                    | 166.98               | 1                    | 166.98               |
| POWER                       | 1                    | 267.33               | 1                    | 267.33               | 1                    | 267.33               | --                   | --                   |
| Grand Total                 | 34                   | 60478.29             | 24                   | 52799.49             | 38                   | 78336.01             | 30                   | 70631.2              |

## ANNEXURE REFERRED TO IN REPLY TO PART (b) OF THE LOK SABHA UNSTARRED QUESTION NO. 3740 TO BE ANSWERED ON 18/12//2024

Annexure-II

## DISTRICT-WISE COUNT OF DELAYED PROJECTS IN HARYANA

All cost in ₹ Cr.

|             | March 22      | March 22              | March 23      | March 23              | March 24      | March 24              | November 24   | November 24           |
|-------------|---------------|-----------------------|---------------|-----------------------|---------------|-----------------------|---------------|-----------------------|
| District    | No of Project | No of Delayed Project | No of Project | No of Delayed Project | No of Project | No of Delayed Project | No of Project | No of Delayed Project |
| Ambala      | 0             | 0                     | 0             | 0                     | 6             | 0                     | 5             | 0                     |
| Bhiwani     | 0             | 0                     | 0             | 0                     | 1             | 0                     | 1             | 0                     |
| Faridabad   | 2             | 2                     | 2             | 2                     | 4             | 3                     | 3             | 2                     |
| Gurugram    | 0             | 0                     | 0             | 0                     | 3             | 3                     | 2             | 0                     |
| Jhajjar     | 0             | 0                     | 1             | 0                     | 1             | 1                     | 1             | 1                     |
| Jind        | 1             | 1                     | 2             | 2                     | 5             | 4                     | 4             | 4                     |
| Kurukshetra | 1             | 1                     | 1             | 1                     | 2             | 0                     | 1             | 0                     |
| Nuh         | 0             | 0                     | 0             | 0                     | 1             | 1                     | 0             | 0                     |
| Palwal      | 0             | 0                     | 0             | 0                     | 1             | 1                     | 1             | 1                     |
| Panchkula   | 0             | 0                     | 1             | 1                     | 1             | 1                     | 0             | 0                     |
| Panipat     | 7             | 6                     | 8             | 5                     | 2             | 1                     | 2             | 2                     |
| Rewari      | 0             | 0                     | 0             | 0                     | 3             | 1                     | 3             | 2                     |
| Rohtak      | 3             | 0                     | 2             | 0                     | 1             | 0                     | 1             | 0                     |
| Sirsa       | 0             | 0                     | 0             | 0                     | 1             | 1                     | 0             | 0                     |
| Sonipat     | 0             | 0                     | 3             | 1                     | 3             | 3                     | 3             | 2                     |
| Yamunanagar | 0             | 0                     | 0             | 0                     | 2             | 1                     | 2             | 1                     |
| Others      | 20            | 3                     | 4             | 3                     | 1             | 0                     | 1             | 0                     |
| Grand Total | 34            | 13                    | 24            | 15                    | 38            | 21                    | 30            | 15                    |

## ANNEXURE REFERRED TO IN REPLY TO PART (c) OF THE LOK SABHA

## UNSTARRED QUESTION NO. 3740 TO BE ANSWERED ON 18/12//2024 Annexure-III

DETAIL OF DELAYED PROJECTS IN SONIPAT DISTRICT OF HARYANA STATE

All cost in ₹ Cr.

| Project Name                                                                                          | Sector                      | Origina l Date of Commi ssionin g   | Anticipat ed Date of Commiss ioning   | Date of Approv al   | Origin al Cost   | Anticipa ted Cost   | Cumula tive Expend iture   |   Time Overru n (in months ) |
|-------------------------------------------------------------------------------------------------------|-----------------------------|-------------------------------------|---------------------------------------|---------------------|------------------|---------------------|----------------------------|------------------------------|
| Construction Of Four-Lane Greenfield Delhi- Amritsar-Katra Expressway From Junction With Rohtak-Panip | Road Transport And Highways | 01/2024                             | 12/2024                               | 12/2020             | 1,334            | 1,334               | 975                        |                           11 |
| 4-Laning Of Gohana-Sonipat (Pkg-2) Section From Km 40.601 To Km 78.837 (Length = 38.236km) Of Nh- 352 | Road Transport And Highways | 07/2022                             | 12/2024                               | 07/2020             | 899              | 1,882               | 1,124                      |                           29 |