Lok Sabha Question No. 593 (UNSTARRED), answered on 2024-07-25
Subject: Highway Projects in Bihar
Ministry: ROAD TRANSPORT AND HIGHWAYS
Asked by: Shri Dinesh Chandra Yadav, Shri Giridhari Yadav

## be pleased to state:

- (a)  the  details  of  National  Highways  (NHs)  that  are  under  completion  in Bihar, NH-wise;
- (b)  the schedule by which the said projects were to be completed and the reasons for delay;
- (c)  the  present  status  of  NHs  106,  107,  333  and  333A  and  the  reasons  for delay in construction;
- (d) the details of Green Field projects, Expressway projects and NH projects sanctioned in Bihar, project-wise; and
- (e) the reasons for delay in starting works on Bhagalpur-Hansdiha even after DPR is ready and tender works completed?

## ANSWER

## THE MINISTER OF ROAD TRANSPORT AND HIGHWAYS

(SHRI NITIN JAIRAM GADKARI)

(a) and  (b)    The  NH-wise  details  of  ongoing  works  are  at  Annexure-I alongwith schedule/revised schedule date of completion. There are, at times, delays in completion of some NH projects due to delay in pre-construction activities like land acquisition, forest/ environment  clearances, online approval of GAD  of ROB/RUB from Railways, contractor's financial problems and force majeure events, etc.

## GOVERNMENT OF INDIA

## MINISTRY OF ROAD TRANSPORT AND HIGHWAYS

LOK SABHA UNSTARRED QUESTION NO. 593 ANSWERED ON 25 TH  JULY, 2024

## HIGHWAYS PROJECTS IN BIHAR

593.  SHRI DINESH CHANDRA YADAV: SHRI GIRIDHARI YADAV:

## Will the Minister of ROAD TRANSPORT AND HIGHWAYS

सड़क परिवहन औि िाजमार्ग मंत्री

(c  )  The  present  status  of  projects  on  NHs  106,  107,  333  and  333A  are  at

Annexure-II alongwith reasons for delay in construction of ongoing projects. (d)  The  details  of  the  Green  Field  projects,  Expressway  projects  and  NH projects sanctioned in Bihar are at Annexure-III.

(e)  The  work  on  the  Bhagalpur-Hansdiha  section  on  NH-133E  have  not started due to pending land acquisition, forest clearances issues.

ANNEXURE-I  REFERRED  IN  REPLY  TO  PART  (a)  TO  (b)  OF  LOK  SABHA UNSTARRED QUESTION NO. 593 FOR 25-07-2024 ASKED BY SHRI DINESH CHANDRA  YADAV  AND    SHRI  GIRIDHARI  YADAV  REGARDING  HIGHWAYS PROJECTS IN BIHAR

## Ongoing Works

Ongoing Project details (NHAI): -

|   S. No. | Nameof Project                                                                                                                                     | Length (in km)                                          | AppointedDate   | Schedule/Revised Schedule date of completion   | Physical Progress (%)   |
|----------|----------------------------------------------------------------------------------------------------------------------------------------------------|---------------------------------------------------------|-----------------|------------------------------------------------|-------------------------|
|        1 | 4L Greenfield Alignment of Amas to Shivrampur of NH 119 D (Pkg-I)                                                                                  | 55.00                                                   | 31.03.2023      | 29.03.2025                                     | 5.90%                   |
|        2 | 6 laning of Aurangabad- Chourdaha Pkg-II (NH-19)                                                                                                   | 39.70                                                   | 28.03.2022      | 31.03.2025                                     | 53.00%                  |
|        3 | Maheshkunth - Saharsa - Purnea NH-107(Pkg-I)                                                                                                       | 90.00                                                   | 20.12.2019      | 31.03.2025                                     | 75.00%                  |
|        4 | 4L Elevated Section and at-grade improvements at Begusarai town (NH- 31)                                                                           | 4.26                                                    | 27.06.2022      | 31.03.2025                                     | 50.67%                  |
|        5 | Aunta - Simaria including Ganga Bridge                                                                                                             | 8.15                                                    | 30.08.2018      | 31.03.2025                                     | 81.86%                  |
|        6 | Chhapra - Hajipur from km. 143.200 to km. 209.200                                                                                                  | 66.74                                                   | 27.01.2011      | 30.09.2024                                     | 83.57%                  |
|        7 | 6L Bridge and its approaches across River Ganga as Part of Patna Ring Road (NH-131G) starting from Km 8.480 near Sherpur toKm 23.000 near Dighwara | 14.52                                                   | 05.09.2023      | 05.09.2027                                     | 0.00%                   |
|        8 | 2L+PS Majholi to Charout Section to 2lane/4 lane Standard (NH-527C)                                                                                | 59.20Km (Original length 64.2Km, 5 km Bridge descoped ) | 05.11.2019      | 31.12.2024                                     | 86.19%                  |
|        9 | 4L Elevated corridor in Gopalganj town (NH-27)                                                                                                     | 2.75                                                    | 04.03.2022      | 31.12.2024                                     | 84.28%                  |
|       10 | 4L of Greenfield AlignmentfromKm. 45.000 to Km. 89.090 of Tal                                                                                      | 42.21                                                   | 11.03.2024      | 13.03.2026                                     | 0.00%                   |

| S. No.   | Nameof Project                                                                        | Length (in km)                              | AppointedDate   | Schedule/Revised Schedule date of completion   | Physical Progress (%)   |
|----------|---------------------------------------------------------------------------------------|---------------------------------------------|-----------------|------------------------------------------------|-------------------------|
|          | Dashara to Bela Nawda Section of NH-119D                                              |                                             |                 |                                                |                         |
| 11       | Patna-Gaya Dobhi- pkg-I (NH-22)                                                       | 39.00                                       | 14.12.2020      | 31.07.2024                                     | 99.85%                  |
| 12       | Patna-Gaya Dobhi- pkg-II (NH-22)                                                      | 44.00                                       | 09.11.2020      | 30.11.2024                                     | 96.50%                  |
| 13       | Patna-Gaya Dobhi- pkg-III (NH-22)                                                     | 44.22                                       | 24.11.2020      | 31.12.2024                                     | 96.50%                  |
| 14       | 4L Greenfield Alignment of Shivrampur to Ramnagar of NH 119 D (Pkg-II)                | 54.32                                       | 04.07.2023      | 03.07.2025                                     | 4.59%                   |
| 15       | 4L Greenfield starting from NH-30 near Saristabad (Patna) to Nathupur of NH-83        | 3.91                                        | 27.02.2024      | 27.08.2025                                     | 0.00%                   |
| 16       | 2L with PS Piprakothi-Motihari- Raxaul NH-28A EPC                                     | 68.60                                       | 04.10.2019      | 31.07.2024                                     | 100.00%                 |
| 17       | 2L PS Chorma - Bairgania Section of NH 227F                                           | 34.57                                       | 01.02.2024      | 31.01.2026                                     | 28.30%                  |
| 18       | Balance work of Gandak Bridge from Km 402.00 to Km 440.00 (Devanpur - Kotwa) of NH-27 | 2.75                                        | 30.07.2022      | 31.03.2025                                     | 61%                     |
| 19       | Permanent rectification of 8 nos. of black spots in project Highway NH- 27.           | 13.60                                       | 12.12.2023      | 11.12.2025                                     | 0.00%                   |
| 20       | Munger-Mirza Chawki Section of NH 80 (Pkg-I)                                          | 22.56 (Original: 26.06 Km, 3.5 Km descoped) | 31.03.2022      | 30.06.2025                                     | 33.29%                  |
| 21       | Munger-Mirza Chawki Section of NH 80 (Pkg-II)                                         | 29.42                                       | 12.03.2022      | 25.03.2025                                     | 51.94%                  |
| 22       | Munger-Mirza Chawki Section of NH 80 (Pkg-III)                                        | 32.35                                       | 06.04.2022      | 15.06.2025                                     | 40.26%                  |
| 23       | Munger-Mirza Chawki Section of NH 80 (Pkg-IV)                                         | 36.58                                       | 17.08.2022      | 30.06.2025                                     | 50.29%                  |
| 24       | Kanhauli - Ramnagar of Patna Ring Road-pkg-I (NH- 131G)                               | 39.16                                       | 08.03.2021      | 31.08.2024                                     | 99.5%                   |
| 25       | Rajauli- Bakhtiyarpur -pkg-III (NH-20)                                                | 50.89                                       | 31.12.2021      | 31.08.2024                                     | 96.4%                   |

|   S. No. | Nameof Project                                                                                                                                                 |   Length (in km) | AppointedDate   | Schedule/Revised Schedule date of completion   | Physical Progress (%)   |
|----------|----------------------------------------------------------------------------------------------------------------------------------------------------------------|------------------|-----------------|------------------------------------------------|-------------------------|
|       26 | 4L Greenfield Alignment from Kalyanapur to Tal Dashraha of NH- 119D (Pkg-III)                                                                                  |            47    | 16.02.2023      | 31.12.2025                                     | 10.8%                   |
|       27 | 4L Elevated Corridor of Danapur - Bihta Section and Upgradation of existing Two lane carriageway to Four Lane carriageway of Bihta - Koilwar Section (NH-131G) |            25.08 | 11.03.2024      | 08.09.2026                                     | 5.13%                   |
|       28 | 4 - lanning of Bahadurganj - Araria (Pkg-II) (NH- 327E)                                                                                                        |            45    | 10.01.2022.     | 30.09.2024                                     | 90.94%                  |
|       29 | 4L of Pararia - Mohania section of NH - 30 (Pkg - II)                                                                                                          |            60.8  | 16.01.2021      | 31.12.2024                                     | 96.30%                  |
|       30 | Six Laning of Varanasi to Aurangabad from km. 786.00 to km. 978.40 of Old NH-2                                                                                 |           192.4  | 12.09.2011      | 31.03.2025                                     | 85.01%                  |
|       31 | Umagaon-Saharsa (Package-IV) Koshi Bridge & approach Road - (Bheja- Bakaur) (NH-527A)                                                                          |            13.3  | 12.02.2020      | 30.06.2025                                     | 61.77%                  |
|       32 | Umagaon-Saharsa (Package-V) Bakaur- Parsarma- Bangaon- Bariyahi & Spur to Mahishi (NH-327E)                                                                    |            39.18 | 15.12.2023      | 14.12.2025                                     | 29.28%                  |
|       33 | 4 laning of Hazipur Muzaffarpur of NH- 77                                                                                                                      |            63.17 | 12.08.2010      | 31.08.2024                                     | 97.15%                  |

## Ongoing Project details (RCD, Bihar):

|   S. No. | Name of Project                                                  |   Length (in km) | Appointed Date   | Schedule/Revised Schedule date of completion   | Physical Progress (%)   |
|----------|------------------------------------------------------------------|------------------|------------------|------------------------------------------------|-------------------------|
|        1 | Sheohar-Sitamarhi Section km 40.000 to 79.400 km Lot-I of NH-227 |             28.5 | 04-May-16        | 03-05-2018                                     | 98.35%                  |

|   S. No. | Name of Project                                                                                                                                                        |   Length (in km) | Appointed Date   | Schedule/Revised Schedule date of completion   | Physical Progress (%)   |
|----------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------------|------------------|------------------------------------------------|-------------------------|
|        2 | Sitamarhi-Jaynagar Section km 79.400 to km 156.500 Lot-II of Nh- 227                                                                                                   |            77    | 30-Jun-16        | 29-Dec-18                                      | 98.75%                  |
|        3 | Birpur-Bihpur Section km 0.0 to Km 106 NH 106                                                                                                                          |           106    | 03-Oct-16        | 02-Oct-19                                      | 82.32%                  |
|        4 | Jaynagar-Narahia Section km 156.500 to km 219.945 Lot-III of Nh-227                                                                                                    |            63.45 | 12-May-16        | 11-Nov-18                                      | 97.95%                  |
|        5 | Gaya-Hisua-Rajgir-Nalanda- Biharsharif section km0.00 to 92.935 NH-82                                                                                                  |            93    | 07-Nov-16        | 06-Nov-19                                      | 95.48%                  |
|        6 | Construction of ROB at km 1.10 & km 1.11 of NH-101                                                                                                                     |             1.5  | 28-Aug-19        | 27-Feb-22                                      | 85.5%                   |
|        7 | Construction of ROB on NH-19 at Km 135                                                                                                                                 |             0    | 27-Aug-20        | 26-Aug-22                                      | 92%                     |
|        8 | Reconstruction of damaged Bridge over river Falgu at km 35 near Bandhuganj on NH-110                                                                                   |             0.59 | 26-May-18        | 25-Aug-19                                      | 96%                     |
|        9 | Construction of ROB in km 194 (LC no. 53B/T-2) of NH 327E                                                                                                              |             1.58 | 16-May-20        | 15-May-22                                      | 59.95%                  |
|       10 | Construction of ROB in km 24 (LC no. 77A) of NH 327A                                                                                                                   |             1.05 | 16-May-20        | 15-Nov-21                                      | 84.31%                  |
|       11 | Construction of a new 4 lane (Parallel to existing MG Setu ) with its approaches from km 0.00 to km 14.500 across river Ganga on NH-19 at Patna in the state of Bihar. |            14.5  | 25-Mar-21        | 22-Sep-24                                      | 45.13%                  |
|       12 | Strengthening and widening to 2 lane with paved shoulder from km 181.465 to 201.665 of NH-120 (job-120-BR- 2017-18/922)Nasriganj -Vikramganj                           |            20.2  | 03-Jul-21        | 02-Jan-23                                      | 99%                     |
|       13 | ROB at km 49 of NH-131A                                                                                                                                                |             1.21 | 05-Jan-21        | 04-Jan-23                                      | 66.75%                  |

|   S. No. | Name of Project                                                                                                                                                                                                                                            |   Length (in km) | Appointed Date   | Schedule/Revised Schedule date of completion   | Physical Progress (%)   |
|----------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------------|------------------|------------------------------------------------|-------------------------|
|       14 | Strengthening work in km 68.00 to 89.00 NH-110 on EPC Mode in the state of Bihar                                                                                                                                                                           |            20.65 | 16-Mar-21        | 15-Dec-21                                      | 75%                     |
|       15 | Construction of a new 4-lane major bridge across river Kosi at Phulaut including Rehabilitation and upgradation of existing Birpur-Bihpur section of NH-106 from km 106.000 to km 136.000 to 2-lane with paved shoulders in the State of Bihar on EPC mode |            28.92 | 07-Jun-21        | 15-May-2026                                    | 55.33%                  |
|       16 | Strengthening from Km 36 to 68 in the state of Bihar                                                                                                                                                                                                       |            23.45 | 25-Aug-21        | 24-May-22                                      | 96%                     |
|       17 | Rehabilitation & Widening work for 2 Lane with Paved Shoulder of Existing NH-80 from km 70.15 to Km 121.025 of Munger-Suttanganj - BhagatpurMirzachowki section on EPC Mode in the State of Bihar.                                                         |            50.88 | 01-Feb-23        | 31-Jan-25                                      | 53.7%                   |
|       18 | Construction of ROB on NH-28B at Km 91                                                                                                                                                                                                                     |             1.26 | 08-Apr-22        | 07-Apr-24                                      | 75%                     |
|       19 | Improvement of 2 lane with paved shoulder of stretch from Bikramganj Dawath MelayabaghNawanagr - Dumrow of NH-120(Ch-201.665 to Km240.200)excluding Dawath bypass under EPC mode in the state of Bihar                                                     |            36.97 | 05-Sep-23        | 04-Mar-25                                      | 36%                     |
|       20 | Construction of ROB on NH-28B at Km 94                                                                                                                                                                                                                     |             1.74 | 09-Mar-22        | 08-Mar-24                                      | 33%                     |
|       21 | Balance work of construction of 3x 18m (eff. Span ) High level RCC Bridge across river Mani in Km 94of NH-80 in the state of Bihar                                                                                                                         |             0.41 | 07-Sep-20        | 31-Mar-22                                      | 99%                     |
|       22 | Improvement to two lane with paved shoulders of NH-319A from km 0 to km 45 in state of Bihar under EPC mode                                                                                                                                                |            45    | 20-Jun-23        | 19-Dec-24                                      | 53.03%                  |

|   S. No. | Name of Project                                                                                                                                                                                                                                                                                                                                                                                       |   Length (in km) | Appointed Date   | Schedule/Revised Schedule date of completion   | Physical Progress (%)   |
|----------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------------|------------------|------------------------------------------------|-------------------------|
|       23 | Pre construction activity of NH 122B from km 0 to 72.348 and Improvement to two lane with paved shoulders of NH 122B from km 29.730 to km 72.348 in state of Bihar under EPC mode                                                                                                                                                                                                                     |            42.62 | 08-May-23        | 11-Nov-24                                      | 55%                     |
|       24 | Construction of 2 lane ROB and its approaches in km 158 (Old Km 153) on NH-104 at Jainagar Bypass in the state of Bihar on EPC mode                                                                                                                                                                                                                                                                   |             0.01 | 09-Nov-22        | 08-Nov-24                                      | 39%                     |
|       25 | Construction of two no of RCC Minor bridge &3nos of new Box Culverts in Place of old bridge & culvert in place of old bridge                                                                                                                                                                                                                                                                          |             0.1  | 16-Dec-22        | 15-Dec-23                                      | 87%                     |
|       26 | Widening to 2/4-lane with paved shoulders of left out portion of NH 30 from existing CH.125.285 to CH 115.485 (Kayamnagar to Zero Mile) Design CH .0.000 to CH. 9.800) in the state of Bihar for the year 2021- 22(length- 8.600 km)                                                                                                                                                                  |             8.6  | 21-Apr-23        | 20-Apr-24                                      | 62%                     |
|       27 | Construction of Bhabhua Bypass from Ch. 10+800(Design Ch. 10+800) to Ch. 19+860 (Design Ch. 18+150) and Chand Bypass from Ch. 38+060 (Design Ch. 36+250) to Ch. 40+460 (Design Ch. 38+650) and widening of existing road to 2 - lane with Paved shoulder from Ch. 40+460 (Design Ch. 38+650) to Ch. 46+860 (Design Ch. 45+050) of NH-219 (Total length-16.150 Km)under EPC mode in the state of Bihar |            16.15 | 09-Mar-24        | 08-March-26                                    | 0%                      |
|       28 | Construction of new High level RCC Major bridge at existing location of old Bridge cross Chir River in Km199 on NH-333A & its approaches having an aggregate length of 700(350 m on both side) in District Banka in the state of Bihar on EPC mode.                                                                                                                                                   |             0.01 | 15-Nov-22        | 14-Nov-24                                      | 0%                      |
|       29 | Widening &strengthening from km132.895 to km 190.15 NH-80                                                                                                                                                                                                                                                                                                                                             |            57.26 | 04-Nov-22        | 03-Nov-24                                      | 84%                     |
|       30 | Construction of New 4-Lane Bridge (Parallel to existing Vikramashila Setu)from km 8+920 to Km 13+375(including approach road 35m                                                                                                                                                                                                                                                                      |             4.46 | 09-May-23        | 08-May-27                                      | 14.00%                  |

| S. No.   | Name of Project                                                                                                                                                                                                                                                                                                                                | Length (in km)   | Appointed Date   | Schedule/Revised Schedule date of completion   | Physical Progress (%)   |
|----------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------------|------------------|------------------------------------------------|-------------------------|
|          | Naugachhia side &53 m Bhagalpur side)across River Ganga on newly declared NH-131B at Bhagalpur in the State of Bihar                                                                                                                                                                                                                           |                  |                  |                                                |                         |
| 31       | Construction of additional two lane with paved shoulder of NH-98 (New NH 139) from existing Ch 7.000 to Ch 17.840(Design Ch 0.000 to 10.840) [AllMS (BhusaulaGolambar ) to Naubatpur (Patna Ring Road ) section] on EPC mode in the state of Bihar for the year 2021-22                                                                        | 10.84            | 20-Apr-23        | 15-Jan-24                                      | 16.19%                  |
| 32       | Construction of proposed 4_Lane Revelgunj bypass NH-19 in the State of Bihar on EPC mode connecting NH 19 to 85 origin                                                                                                                                                                                                                         | 7.16             | 10-Jul-23        | 15-Jan-24                                      | 42%                     |
| 33       | Widening and strengthening work from Km 26.3 to 26.75 and km 30.45 to 30.65,km 32.45 and km 32.66 ,33.910 to km34.200 & km 34.200 to km t km 34.4 of NH- 104 on item rate in state (New NH 331) in the state of Bihar for the year 2021-22                                                                                                     | 1.33             | 30-Sep-22        | 15-Jan-24                                      | 21.2%                   |
| 34       | Balance work for improvement to 2 lane with paved shoulders configuration in realignment from Km 52.320 toKm 52.940 (length- 0.620 Km) of NH-81, Protection works inHL Bridges at Km 33 & Km 36, Protection work for theapproach of Mahananda River bridge and reconstruction of culvert in 30th km of NH-81 on EPC mode in the state of Bihar | 0.62             | 16-Nov-22        | 15-Jan-24                                      | 90%                     |
| 35       | Improvement to two lane with paved shoulder of Saraigarh( on NH 327A ) Lalganj-Ganpatganjupto NH 106 (New NH 131) from km 0.000 to km 10.672 (Total Length 10.672 km) of (Total Length 10.672 km) of NH 327AD on EPC mode in the State of Bihar.                                                                                               | 10.67            | 15-Sep-23        | 15-Mar-25                                      | 70.32%                  |
| 36       | Construction to 2 lane with Paved shoulder of Jandaha Bypass of NH- 103(NH 322) in CH 0.000( existing km 30 of NH 103) to 4.800 ( existing Km 35 of NH 103) in the state of                                                                                                                                                                    | 4.8              | 15-Jan-24        | 14-Jun-26                                      | 0%                      |

| S. No.   | Name of Project                                                                                                                                                            | Length (in km)   | Appointed Date   | Schedule/Revised Schedule date of completion   | Physical Progress (%)   |
|----------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------------|------------------|------------------------------------------------|-------------------------|
|          | Bihar.                                                                                                                                                                     |                  |                  |                                                |                         |
| 37       | Geometric improvement of NH- 327E at Bhargama and Sukela More including provision of Raniganj Bypass in the state of Bihar.                                                | 5.53             | 12-jun-24        | 13-dec-25                                      | 0%                      |
| 38       | Construction of 6-Lane Elevated / Extra Dose Cable Bridge on River Ganga parallel to & Western side of Digha-Sonepur Rail cum-Road Bridge of NH 139W in the State of Bihar | 6.93             | 02-May-24        | 02-Nov-27                                      | 2.5%                    |

## ANNEXURE-II REFERRED IN REPLY TO PART (c) OF LOK SABHA UNSTARRED QUESTION  NO.  593  FOR  25-07-2024  ASKED  BY  SHRI  DINESH  CHANDRA YADAV AND  SHRI GIRIDHARI YADAV REGARDING HIGHWAYS PROJECTS IN BIHAR

## Present status of NHs 106, 107, 333 and 333A

|   Sl. No. |   NH No. | Name of Project                                                                                                                                                                                                                                                      | Current Status              | Reasons for delay                                                                                                                                                                                                                                                                                                                                                                                              |
|-----------|----------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------------------------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|         1 |      106 | Rehabilitation and Upgrading to 2-Lanes / 2- Lane with paved shoulders configuration and strengthening of Birpur- Bihpur Section (Km 0 to Km 106) of NH-106 in the State of Bihar under Phase-I of National Highways Inter Connectivity Improvement Projects (NHIIP) | Physical Progress-80.27%.   | a) Delay due to Land Acquisition b) Covid-19. c) Inadequate resource mobilization by Contractor.                                                                                                                                                                                                                                                                                                               |
|         2 |      107 | 2 Laning of Maheshkhunt- Saharsa- Purnea NH-107 (Pkg - I) (Total Length - 90 Km)                                                                                                                                                                                     | Physical Progress :- 75%    | a) Due to COVID -19 b) Delay in approval of Structural Design & Drawing of 02 nos of ROB from Railway. c) Delay due to slow disbursement of payment from CALA. d) Due to non-supply of Fly Ash at site NH- 107 from NTPC Kahalgaon. e) Delayed due to Relocation of High tension line 800 KV. f) LA issue and delay in handing over of Physical possession. g) Inadequate resource mobilization by Contractor. |
|         3 |      107 | 2 Laning of Maheshkhunt- Saharsa- Purnea NH-107 (Pkg - II) (Total Length - 87.960 Km)                                                                                                                                                                                | Physical Progress :- 73.14% | a) Due to COVID -19 b) LA issue c) Utility Shifting d)Tree cutting permission e) Inadequate resource mobilization by Contractor.                                                                                                                                                                                                                                                                               |
|         4 |      333 | PBMC Work (i) Maintenance for work in Ch. 28.340 to 38.840 of NH-333 (In Gangta Jungle) for year 2023-24 on PBMC Mode (ii) Maintenance for work in Ch. 59.000 to 75.250 of NH-333 for the year 2023- 24 on PBMC Mode .                                               | Work in progress.           |                                                                                                                                                                                                                                                                                                                                                                                                                |

| Construction of 3 no. of Bypasses at Sheikhpura, Jamui & Khaira alongwith 1 no. of realignment at Sikandra in NH 333A under EPC mode in State of Bihar                                                                                                       | Bids reinvited with bid due date 19-08-2024   |         |
|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------------------------------------------|---------|
| Construction of new High Level RCC Major Bridge at existing location of Old Bridge across Chir River in Km199 on NH-333A& its approaches having an aggregate length of 700m (350m on both side) in the District of Banka' in the State of Bihar on EPC Mode. | Physical Progress-80%                         |         |
| Construction of 4 Nos of Bypasses at Katoria, Lakhpura, Banka & Panjwara (Total Length - 14.359 km) to two lane with paved shoulders standard on EPC mode in the state of Bihar                                                                              | Agreement Done. Appointed date to be fixed    | 5 333 A |
| PBMC Work Maintenance for work in Km70 to 89 & Km143 to 144 of NH- 333A for the year 2023-24 on PBMC Mode                                                                                                                                                    | Work in Progress.                             |         |
| PBMC Work (i)Maintenance for work in Ch. 144.000 to 179.000 of NH-333A for the year 2023-24 on PBMC Mode. (ii) Maintenance for work in Ch. 179.000 to 198.000 of NH-333A for the year 2023-24 on PBMC Mode.                                                  | Work Awarded                                  |         |

## ANNEXURE-III

ANNEXURE-III REFERRED IN REPLY TO PART (d) OF LOK SABHA UNSTARRED QUESTION NO. 593 FOR 25-07-2024 ASKED BY SHRI DINESH CHANDRA  YADAV  AND    SHRI  GIRIDHARI  YADAV  REGARDING  HIGHWAYS PROJECTS IN BIHAR

## Details of the Green Field projects, Expressway projects and NH projects sanctioned in Bihar

## A. RCD Bihar

|   Sl. No. | NH No.   | Name of Project                                                                                                                                                                                                                |   Length (km) |   Awarded Cost (Rs. crore) | Current Status                                                                                       |
|-----------|----------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------------|----------------------------|------------------------------------------------------------------------------------------------------|
|         1 | 122B     | Improvement to 2-lane with paved shoulder from Junction of NH-22 near Hajipur to Junction of NH-122 at Bachwara via Mahnar and Mohiuddin Nagar from Km 0.00 to Km 29.730 of NH-122B in the state of Bihar                      |        29.73  |                     141.01 | LOA Issued Agreement yet to be done.                                                                 |
|         2 | 527E     | Improvement to two lane with paved shoulder from Ramnagar to Roseda from (km 3.500 to km 43.000) of NH-527E on EPC mode in the state of Bihar. (Job No- NH-527E/2021-22/BR/50).                                                |        39.5   |                     255.83 | Appointed date not issued due to LA.                                                                 |
|         3 | 81       | Construction of Katihar Bypass on NH- 81 to four lanes with paved shoulders standard in State of Bihar (Total length- 4.7 Km) through an Engineering, Procurement and Construction (EPC) Contract.                             |         4.7   |                     118.4  | Termination of contract under process due to non availability of Defence land.                       |
|         4 | 131      | Improvement to two lane with paved shoulders of BH/WB Border- Amdabad - Manihari section from design Km 0+000 to Km 23+945 of NH-I31 A in the state of Bihar through an EPC Contract                                           |        23.945 |                     180.81 | Work awarded.                                                                                        |
|         5 | 110      | Construction of 4 Lane ROB and its approaches at the level crossing (LC No- 29-B) of Km 29 (Ekangarsarai) at NH- 110 (New NH 33) & Railway Km 32.63 of Fatwa (FUT) - Islampur (IPR) section in the state of Bihar on EPC Mode  |         3.66  |                      85.7  | Work Awarded on 07.03.2024 Agreement yet to be done.                                                 |
|         6 | 120      | Widening to 2- lane to 4- lane from km 92.935 ( Start Point of old NH- 82 ) to km 99.685 ( End Point Gaya bypass of NH - 83) of NH-120 Total length 6.75 km in the state of Bihar on EPC Mode (Job No. NH-120-BR-2022-2023/64. |         6.75  |                      39.19 | Appointed date yet to be accepted by Contractor.                                                     |
|         7 | 120      | Construction of 2-laning with paved shoulder of Daudnagar, Nasriganj and Dawath ByPass of NH 120 in the State of Bihar on EPC mode                                                                                             |         5.535 |                      32.39 | LOA issued to Contractor . Agreement yet to be signed.                                               |
|         8 | 333C     | Improvement to two lane with paved shoulder of Sarwan-Chakai upto NH-333 from KM- 0+000 to Km 15.972 of NH- 333C of EPC mode in the state of Bihar                                                                             |        15.972 |                      67.74 | Agreement has been done on 29.11.2023 but appointed date not fixed yet due to forest clearance issue |

- B. NHAI Works

|   S. No | Name of Project                                                                                                                                                                | Name of Project                                                                                                                                                                | Type of Highways      |   Length (in Km) |   Awarded cost (Rs. in Cr.) | Current Status             |
|---------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------------------|------------------|-----------------------------|----------------------------|
|       1 | 6L Greenfield Ranchi-Kolkata (Package-1)                                                                                                                                       | Varanasi- Highway                                                                                                                                                              | Greenfield Expressway |            27    |                     1994.03 | At land Acquisition stage. |
|       2 | 6L Greenfield Ranchi-Kolkata (Package-2)                                                                                                                                       | Varanasi- Highway                                                                                                                                                              | Greenfield Expressway |            27    |                      891    | At land Acquisition stage. |
|       3 | 6L Greenfield Ranchi-Kolkata (Package-3)                                                                                                                                       | Varanasi- Highway                                                                                                                                                              | Greenfield Expressway |            36    |                     1113    | At land Acquisition stage. |
|       4 | 6L Greenfield Ranchi-Kolkata (Package-6)                                                                                                                                       | Varanasi- Highway                                                                                                                                                              | Greenfield Expressway |            35.2  |                     1260    | At land Acquisition stage. |
|       5 | 6L Greenfield Ranchi-Kolkata (Package-7)                                                                                                                                       | Varanasi- Highway                                                                                                                                                              | Greenfield Expressway |            33.5  |                     1248.37 | At land Acquisition stage. |
|       6 | 6L of Aurangabad to Bihar- Jharkhand border (Chordaha) section from km. 180.000 to km. 209.827 of NH-2 (PKG- 01)                                                               | 6L of Aurangabad to Bihar- Jharkhand border (Chordaha) section from km. 180.000 to km. 209.827 of NH-2 (PKG- 01)                                                               | Brownfield Highway    |            29.83 |                      520    | At land Acquisition stage. |
|       7 | Bakhtiyarpur-Rajauli Pkg-I from km. 47.723 to km. 54.405                                                                                                                       | Bakhtiyarpur-Rajauli Pkg-I from km. 47.723 to km. 54.405                                                                                                                       | Brownfield Highway    |             6.68 |                      137    | At land Acquisition stage. |
|       8 | Four laning with Paved Shoulder of Siwan - Masrakh Section of Ram Janki Marg NH - 227A                                                                                         | Four laning with Paved Shoulder of Siwan - Masrakh Section of Ram Janki Marg NH - 227A                                                                                         | Brownfield Highway    |            51.01 |                     1399.22 | At land Acquisition stage. |
|       9 | 4L of Bakarpur Hat (NH - 19 Bypass) - Manikpur section of NH - 139W                                                                                                            | 4L of Bakarpur Hat (NH - 19 Bypass) - Manikpur section of NH - 139W                                                                                                            | Greenfield Highway    |            38.81 |                     1121.65 | At land Acquisition stage. |
|      10 | Umagaon - Saharsa Package - I (Combined) Umagaon - Kaluahi of NH - 227L; Saharghat - Rahika of NH - 227J; Rahika - Rampatti of NH - 527A; Bideshwarsthan - Bheja of NH - 527A. | Umagaon - Saharsa Package - I (Combined) Umagaon - Kaluahi of NH - 227L; Saharghat - Rahika of NH - 227J; Rahika - Rampatti of NH - 527A; Bideshwarsthan - Bheja of NH - 527A. | Brownfield Highway    |            88.67 |                     1228.24 | At land Acquisition stage. |

*****