Lok Sabha Question No. 147 (STARRED), answered on 2024-08-01
Subject: NH Projects in Bihar and West Bengal
Ministry: ROAD TRANSPORT AND HIGHWAYS
Asked by: Smt. Sandhya Ray, Shri Dinesh Chandra Yadav

be pleased to state:

- (a)  the  details  and  present  status  of  all  National  Highway  (NH) projects  sanctioned  and  ongoing  in  the  country,  particularly  in Bihar, West Bengal and Madhya Pradesh under Green Field project, Expressway  project  and  National  Highways  project,  project-wise, NH-wise;
- (b)  the details of original timelines decided and the time by which the  said  projects  are  likely  to  be  completed  and  the  reasons  for delay in the said projects along with the funds allocated and utilised on each NH project, State-wise;
- (c) the reasons for delay in starting the work on Patna-Purnia NH via Bidupur-Dalsingsarai- Simari Bakhtiyarpur-Udakishanganj even after DPR is ready and tender works completed;
- (d) the present status of NHs 106 and 107 and the reasons for delay in construction on the said NHs;
- (e)  the  details  of  various  road  projects  sanctioned/ongoing  and those  completed  along  with  the  funds  sanctioned  and  utilised  in Bhagalpur district in Bihar and Bhind and Datia districts in Madhya Pradesh;

## GOVERNMENT OF INDIA

## MINISTRY OF ROAD TRANSPORT AND HIGHWAYS

LOK SABHA STARRED QUESTION NO. 147 ANSWERED ON 01 st  AUGUST, 2024

## NH PROJECTS IN BIHAR AND WEST BENGAL

*147. SHRI DINESH CHANDRA YADAV: SMT. SANDHYA RAY:

Will the Minister of ROAD TRANSPORT AND HIGHWAYS

सड़क परिवहन औि िाजमार्ग मंत्री

(f) the details of steps taken to complete all ongoing NH projects in the country particularly in Bihar, Madhya Pradesh and West Bengal within the stipulated time period; and

(g)  whether  the  National  Highways  Authority  of  India  proposes  to take up development of new NH projects in Bihar and particularly in Jamui Parliamentary Constituency and if so, the details thereof?

## ANSWER THE MINISTER OF ROAD TRANSPORT AND HIGHWAYS

## (SHRI NITIN JAIRAM GADKARI)

(a) to (g) A Statement is laid on the Table of the House.

STATEMENT REFERRED TO IN REPLY TO PARTS (a) TO (g) OF LOK SABHA  STARRED  QUESTION  NO.  147  ANSWERED  ON  01/08/2024 ASKED  BY  SHRI  DINESH  CHANDRA  YADAV  AND  SMT.  SANDHYA RAY REGARDING NH PROJECTS IN BIHAR AND WEST BENGAL

(a)  and (b) The details and present status of various projects of this Ministry,  including  Expressway  projects,  Greenfield  projects,  NH projects, that are under construction (appointed/commenced) in the country including in the States of Bihar, West Bengal and Madhya Pradesh, with their original date of completion as per contract and the revised/likely date of completion, are at Annexure-I. The details and  present  status  of  the  projects  that  are  awarded  but  not appointed/commenced are at Annexure-II.

The primary reasons for delay in NH projects, if any, are issues /  bottlenecks  relating  to  land  acquisition,  statutory  clearances  / permissions,  utility  shifting,  encroachment  removal,  law  &amp; order, financial crunch of Concessionaire / Contractor, poor performance  of  Contractor  /  Concessionaire,  and  Force  Majeure events  like  Covid-19  pandemic,  heavy  rainfall,  floods,  cyclone, landslides/avalanches etc.

Allocation of funds for development and maintenance  of NHs are made State/Agency-wise and not project-wise. The State / UT wise  details  of  funds  allocated  and  expenditure  incurred  towards development  and  maintenance  of  NHs  in  the  country  during  the current financial year 2024-25 is at Annexure-III.

(c)  The  alignment  of  a  project  is  finalized  as  part  of  its  DPR. Consultant  for  preparation  of  DPR  for  Patna  Purnia  Expressway project has been engaged.

(d) The present status of ongoing works on NH-106 and NH-107 is at Annexure-IV.

(e) The details of ongoing/ completed projects in Bhagalpur district in  Bihar  and  Bhind  &  Datia  districts  in  Madhya  Pradesh  is  at Annexure-V.

(f) The Ministry is leveraging the mechanism  of review and resolution  of  bottlenecks/hindrances  in  ongoing  projects,  in  active collaboration  with  the  State  Governments  and  other  stakeholder.

Ministry  is  also  making  full  efforts  to  expedite  the  availability  of necessary  clearances  /  approvals  and  the  fulfilment  of  conditions precedent, for new projects. (g)  Development  of  NHs  is  a  continuous  process  and  projects  are inter-se taken  up  based  on the requirements  of  connectivity, priority, traffic density, and the availability of resources.

## ANNEXURE-I

ANNEXURE REFERRED TO IN REPLY TO PART (a) OF LOK SABHA STARRED QUESTION NO. 147 ANSWERED ON 01.08.2024 ASKED BY SHRI DINESH CHANDRA YADAV AND SMT. SANDHYA RAY REGARDING NH PROJECTS IN BIHAR AND WEST BENGAL

The State/UT-wise details and present status of various projects of this Ministry, including Expressway projects, Greenfield projects, NH projects, that are under construction (appointed/commenced) in the country

|   SN. | Project Name                                                                                                                                                                                           | State          |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|     1 | Widening to two lane with paved shoulder of Rampachodavaram - Koyyuru section of NH 516E from Km 43+700 to Km 113+820 in the State of Andhra Pradesh on EPC mode Job No. 737                           | Andhra Pradesh |                   70.12 |                568 | 02-01-23         | 01-01-25                      | 01-01-25                             |                      72 |
|     2 | Major bridge across Papagni river including approaches at km. 153/2 of Renigunta - Kadapa-Muddanur Road NH-716                                                                                         | Andhra Pradesh |                    1.81 |                 82 | 01-02-23         | 31-01-25                      | 31-01-25                             |                      81 |
|     3 | Widening of existing road to 4 lane with paved shoulder from Km 0/000 to Km 51/119 (51.119 Km) of Tadipatri to Muddanur bypass section of NH-67 in the State of Andhra Pradesh on EPC mode Job no. 739 | Andhra Pradesh |                   51.12 |                724 | 23-02-23         | 23-08-25                      | 23-08-25                             |                      60 |
|     4 | Rehabilitation and Up-gradation of NH- 167B from km.143/320 (Malakonda) to 189/050 (Singarayakonda) to2L+PS in the State of Andhra Pradesh-708                                                         | Andhra Pradesh |                   45.73 |                391 | 24-02-23         | 17-08-24                      | 28-02-25                             |                      73 |

|   SN. | Project Name                                                                                                                                                                                                                                                    | State          |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|     5 | Widening and Reconstruction of existing road to four lane from Km.56+400 to Km 120+300 (i.e. from B.Kothapalli Junction to Gorantla) (excluding Kadiri Bypass from Km 70+200 to Km 77+105) of NH 716G in the State of Andhra Pradesh on EPC mode Job no. 742    | Andhra Pradesh |                   56.99 |                840 | 15-09-23         | 14-09-25                      | 14-09-25                             |                      32 |
|     6 | Widening from two lane to four lane with service roads from km 1.050 to km 3.470 of existing Link road connecting NH 67 to NH 16, in Kovur Town                                                                                                                 | Andhra Pradesh |                    2.42 |                 63 | 29-06-23         | 28-03-24                      | 30-10-24                             |                      95 |
|     7 | 4-laning of Puttaparthi-Koduru Section of NH-342                                                                                                                                                                                                                | Andhra Pradesh |                   46.76 |               1319 | 07-11-23         | 06-11-25                      | 06-11-25                             |                      30 |
|     8 | 2L+PS of Somayajulapalli â€' Dhone section of NH 340B from Km.0/0 To 56/200 [Design Ch. Km 0/00 to km 53/33]                                                                                                                                                    | Andhra Pradesh |                   53.33 |                630 | 22-11-23         | 21-11-25                      | 21-11-25                             |                      35 |
|     9 | 2L+PS of Seetharamapuram to Duttaluru Section of NH-167 BG                                                                                                                                                                                                      | Andhra Pradesh |                   36.4  |                364 | 16-11-23         | 15-11-25                      | 09-05-25                             |                      52 |
|    10 | Rehabilitation and up-gradation of NH-167 from Km 14/900 to Km70/000 (Design Ch. 14/900 to 69/700) (Chintakunta to Adoni section) to two lane with paved shoulders in the State of Andhra Pradesh under Corridor Approach through Engineering, Procurement & Co | Andhra Pradesh |                   54.8  |                290 | 31-05-17         | 30-05-19                      | 30-11-24                             |                      92 |
|    11 | Rehabilitation and Up-gradation of Thimmapuram to Gurajanapalli section from Km 26/150 to Km 41/161 of NH - 214 ( New NH - 216) to two lane with paved shoulder in the state of Andhra Pradesh under NHDP-IV                                                    | Andhra Pradesh |                   19    |                351 | 05-01-17         | 08-07-18                      | 31-05-25                             |                      96 |

|   SN. | Project Name                                                                                                                                                                                                                 | State          |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|    12 | Rehabilitation and Up-gradation of Pasarlapudi to Dhindi section from Km 105/170 to Km 126/510 of NH -214 (New NH -216) to two lane with paved shoulder in the state of Andhra Pradesh under NHDP-IV                         | Andhra Pradesh |                   20.82 |                263 | 27-09-17         | 26-09-19                      | 30-12-24                             |                      84 |
|    13 | Rehabilitation and upgradation of New NH 544DD from design Chainage Km. 56/000 to 102/20 of Kalyandrg - Molakalmuru Section                                                                                                  | Andhra Pradesh |                   46    |                294 | 16-08-18         | 07-02-20                      | 31-08-24                             |                      98 |
|    14 | Construction ofProposed 4-Lane ROB and its approaches in lieu of existing level crossing No. 95/SPL @Km272.600( Railway Chainage 93/17-19) on NH 205 in the State of A.P. Job No. NH-205 /AP(36)/17- S&R(B)018 dt 07-07-2017 | Andhra Pradesh |                    3    |                 88 | 29-11-18         | 28-11-20                      | 31-12-24                             |                      96 |
|    15 | Construction of 2-Lane ROB and its approaches in lien of level crossing No. 31 @Km2.100 (Railway chainage 33/900- 1000) on NH-326A on EPC mode in the State of A.P.Job No. NH-326 A -AP-17-18 - 670 dt 28-03-2018.           | Andhra Pradesh |                    1    |                 54 | 06-03-19         | 02-08-20                      | 31-01-25                             |                      59 |
|    16 | Construction of 2-Lane ROB and its approaches in lien of level crossing No.414 @Km33.100 (Railway chainage 730/11-13) on NH-326A on EPC mode in the State of A.P. Job No. NH-326A-AP17-18 -671 dt 28- 03-2018.               | Andhra Pradesh |                    1    |                 55 | 06-03-19         | 08-02-20                      | 31-12-24                             |                      94 |
|    17 | 2-lane ROB and its approaches in lieu of existing LC No.95 at Km 183/600of NH 205(Km. 9/6 of new NH-71) under Setu Bharatam 2022-23 on EPC mode                                                                              | Andhra Pradesh |                    1.5  |                 79 | 07-06-24         | 05-06-26                      | 05-06-26                             |                       0 |

|   SN. | Project Name                                                                                                                                                                                                                                                 | State          |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|    18 | Two laning with paved shoulders of Lambasingi to Paderusection of NH 516E                                                                                                                                                                                    | Andhra Pradesh |                   48.43 |                361 | 03-11-23         | 01-11-25                      | 01-11-25                             |                       5 |
|    19 | Widening and Strengthening of existing two-lane road of bypassed reaches of Punganur town limits from Km.0+000 (design chainage) to Km 10+035 (design chainage) on NH-42 as one time improvement in the State of Andhra Pradesh under NH(O) on EPC mode -764 | Andhra Pradesh |                   10.04 |                 41 | 18-08-23         | 17-09-24                      | 16-08-24                             |                      90 |
|    20 | Chintoor to Motu Section of NH-326 from Km 0+00 to Km 9+600                                                                                                                                                                                                  | Andhra Pradesh |                    8.34 |                 98 | 17-01-24         | 16-02-26                      | 16-01-25                             |                      21 |
|    21 | Construction of bypass road to Adoni town connecting NH-167 (Hagari - Jadcharla road) from km.62/700 to 71/400 in Kurnool District in the State of Andhra Pradesh.                                                                                           | Andhra Pradesh |                    7.3  |                242 | 29-02-24         | 28-02-26                      | 28-02-26                             |                      13 |
|    22 | Vodarevu-Chilakaluripet Section (Design Chainage 0+00 to 47+000) of NH-167A (Package-I) to to 4L+PS                                                                                                                                                          | Andhra Pradesh |                   47    |               1064 | 14-02-24         | 13-02-26                      | 13-02-26                             |                       9 |
|    23 | Tadipatri Bypass (Km 0+000 to Km 6+285) of 4-Lane on NH-67 in Anantapuramu district of AP state under NH(O) on EPC Mode under Annual Plan 2022-23                                                                                                            | Andhra Pradesh |                    6.28 |                160 | 13-03-24         | 12-03-26                      | 31-12-25                             |                      27 |
|    24 | Construction ofProposed 4-Lane ROBand its approaches in lien of existing level crossing No. 45 C @Km93.40( Railway Chainage 70/903) on NH 205 in the State of A.P. Job No. NH-205 /AP(3)/17-S&R(B)019 dt 07-07- 2017                                         | Andhra Pradesh |                    1    |                 60 | 05-02-19         | 04-02-21                      | 31-10-24                             |                      90 |

|   SN. | Project Name                                                                                                                                                                                                                                                          | State          |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|    25 | Construction of Proposed 4-Lane ROB and its approaches in lien of existing level crossing No. 67 @Km133.20( Railway Chainage 109/3-4) on NH 205 in the State of A.P. Job No. NH-205 /AP(38)/16-17-013- S&R(B) dt 24-03-2017                                           | Andhra Pradesh |                    1.7  |                 64 | 31-01-19         | 30-01-21                      | 31-12-24                             |                      88 |
|    26 | Construction of 4 Lane ROB and Subway in lien of level crossing no. 17 @km108/1-2 between Jamalamagudu & Proddator Station on Nandyal-Yerraguntla section at km 563/200 of NH-67 EPC mode in the state of A.P. Job No. NH-67-AP-17-18-672 dt 28-03-2018               | Andhra Pradesh |                    0.95 |                 51 | 06-12-19         | 05-06-21                      | 15-10-24                             |                      85 |
|    27 | "CONSTRUCTION OF 4 LANE ROB & APPROACHES IN LIEU OF LC NO. 93E/SPL3 AT KM. 84/04-05 BETWEEN AKIVEEDU AND PALLEVADA STATIONS ON GUDIVADA - BHIMAVARAM RAILWAY SECTION AT NH KM. 183+700 ON NH 214 (NEW NH-165 ) IN KRISHNA DISTRICT, IN THE STATE OF ANDHRA PRADESH. " | Andhra Pradesh |                    1.68 |                 88 | 10-12-20         | 13-06-22                      | 31-12-24                             |                      90 |
|    28 | Approaches to 2L ROB of LC No. RV324@ KM436/12-13 on NH43 (Manapuram)                                                                                                                                                                                                 | Andhra Pradesh |                    0.98 |                 37 | 19-07-21         | 18-01-23                      | 31-01-25                             |                      52 |
|    29 | Two laning with paved shoulders of Paderu to GundigudaSection of NH 516E                                                                                                                                                                                              | Andhra Pradesh |                   25.08 |                223 | 31-03-21         | 30-03-23                      | 31-08-24                             |                      78 |
|    30 | Two laning with paved shoulders of Gondiguda to Araku (uptoBhallaguda) section of NH 516E                                                                                                                                                                             | Andhra Pradesh |                   24.29 |                297 | 08-09-21         | 07-09-23                      | 31-12-24                             |                      80 |
|    31 | Widening to two lane with paved shoulders from Km 0/0 to 64/020 (Pamarru to Akiveedu)                                                                                                                                                                                 | Andhra Pradesh |                   60.45 |                530 | 17-01-22         | 16-07-24                      | 31-03-25                             |                      44 |

|   SN. | Project Name                                                                                                                                                                                                                                                                                                                                                                           | State          |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|    32 | Dornala to Kunta Junction from Design Chainage Km 244+000 to 267+990 section of NH-765 (Package-2)                                                                                                                                                                                                                                                                                     | Andhra Pradesh |                   24.2  |                245 | 14-03-24         | 13-03-26                      | 13-09-26                             |                      13 |
|    33 | One time improvement of bypassed stretches of NH 214A (New NH 216) from Km37/700 to Km38/120 (Lakshmipuram realignment), Km57.700 to Km63.441 (Bantumilli bypass), Km64.500 to Km65.100 (Arthamuru bypass), Km65.800 to Km66.600 (Munjuluru bypass) and Km78.400 to Km81.500 (Pedana bypass) in the state of Andhra Pradesh under Annual Plan 2023-24 through EPC mode                 | Andhra Pradesh |                   11.91 |                 12 | 13-03-24         | 12-09-24                      | 12-09-24                             |                      96 |
|    34 | One Time Improvement of bypassed/realigned stretches from Km140.575 to Km140.765 (seetharampuram realignment), Km149.530 to Km153.350 (Mogalthur bypass), Km161.400 to Km161.990 (Kalipatnam realignment), Km165.415 to Km166.575 (Daritippa realignment), and Km169.190 to Km169.550 (Dongapindi realignment) of NH 216 (Old NH-214A) in the state of Andhra Pradesh through EPC mode | Andhra Pradesh |                    6.08 |                  9 | 13-03-24         | 12-09-24                      | 12-09-24                             |                      90 |
|    35 | One time improvement to bypassed Stretches of NH 216 fromEepurupalem Bypass - 5.10Km Pandillapalli Bypass - 4.40KMm Kadavakuduru to Chinaganjam Bypass - 8.40Km Uppugunduru Bypass - 3.00KM Maddiralapadu Bypass - 1.50Km Throvagunta Bypass - 2.80Km                                                                                                                                  | Andhra Pradesh |                   25.2  |                 24 | 13-03-24         | 12-09-24                      | 12-09-24                             |                      35 |

|   SN. | Project Name                                                                                                                                                                                                                                                                                                                      | State          |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|    36 | One time improvement to the road work Strengthening of existing Bypassed section of two lane stretch of NH 544DD of Kalyanadurgam â€' Rayadurgam â€' Molkalamuru Road (N.Gundlapalli Town) from Km. 74+200 to Km. 76+350 under one time Improvement in the State of Andhra Pradesh under NH (O) for the year 2023-24 on EPC mode. | Andhra Pradesh |                    2.15 |                 13 | 13-03-24         | 12-03-25                      | 12-03-25                             |                       0 |
|    37 | Construction of 4-lane ROB and its approaches between Gudivada and Nujella railway station on Gudivada - Machilipatnam section at Km 10+906 of NH-165 in the State of Andhra Pradesh                                                                                                                                              | Andhra Pradesh |                    1.28 |                 91 | 17-09-22         | 02-06-23                      | 31-12-24                             |                      85 |
|    38 | Widening & Strengthening of 2/4 lane to 4 lane carriageway from Km 6/0 to 15/0 of Kurnool Guntur road(NH-340C) in Kurnool District in the State of Andhra Pradesh through EPC mode                                                                                                                                                | Andhra Pradesh |                    9.01 |                 96 | 02-03-22         | 01-03-23                      | 04-04-25                             |                      28 |
|    39 | Construction of 4 Lane ROB at Km 510/8 of NH-565 (Near Yerpedu) in Lieu of L.C. No. 36 in the State of Andhra Pradesh on EPC mode                                                                                                                                                                                                 | Andhra Pradesh |                    2.27 |                 99 | 05-12-22         | 03-12-24                      | 04-12-24                             |                      82 |
|    40 | Duttalur (at NH-565 Junction) to Kavali (Joining on NH-16) Chainage Km. 36/400 to Km. 107/224 (excluding the stretch from Km 101.880 to 105.300) (67.404 Km) of NH- 167BG from in the State of Andhra Pradesh on EPC mode                                                                                                         | Andhra Pradesh |                   67.4  |                424 | 04-07-22         | 03-07-24                      | 31-03-25                             |                      61 |

|   SN. | Project Name                                                                                                                                                                                                                                                                                                   | State          |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|    41 | Rehabilitation and Up-gradation from Km 170+700 Bhadrachalam to Km 234+567 Konta on NH-30 to Two lane with Paved Shoulder in the State of Andra Pradesh on EPC mode.                                                                                                                                           | Andhra Pradesh |                   63.86 |                436 | 26-09-22         | 24-09-24                      | 31-10-24                             |                      64 |
|    42 | Construction of Two-Lane Major Bridge acroos Penna river at Km. 739.234 of NH-67 including approaches paralles to existing 2 lane bridge in SPS Nellore District in the State of Andhra Pradesh through EPC contract.                                                                                          | Andhra Pradesh |                    2.68 |                 99 | 15-02-23         | 14-03-25                      | 14-03-25                             |                      43 |
|    43 | Widening to two lane with paved shoulder including strengthening of existing 2L+PS and 4 lane stretches of bypassed stretches of NH 544E of Hindupur and Parigi towns Chainage 21 / 640 to Km 41 / 699 under one time improvement in the state of Andhra Pradesh under NH (O) for the year 2021-22 on EPC mode | Andhra Pradesh |                   20.04 |                 98 | 23-06-22         | 22-06-24                      | 22-08-24                             |                      90 |
|    44 | Rehabilitation and Upgradation to 2-lane with paved shoulders configuration of Koyyuru to Chaprathipalem section (Km 120+000 to Km 165+500) of NH-516E in the State of Andhra Pradesh under Green National Highways Corridor Project (GNHCP) with the loan assistance of World Bank on EPC mode                | Andhra Pradesh |                   45.5  |                349 | 08-07-22         | 06-07-24                      | 18-03-25                             |                      50 |

|   SN. | Project Name                                                                                                                                                                                                                                                                                              | State          |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|    45 | Rehabilitation and Upgradation to 2-lane with paved should ders Sir, configuration of Chaprathipalem to Lambasingi section (Km 165+500 to Km 205+000) of NH-516E in the State of Andhra Pradesh under Green National Highways Corridor Project (GNHCP) with the loan assistance of World Bank on EPC mode | Andhra Pradesh |                   39.5  |                311 | 12-10-22         | 10-10-24                      | 09-05-25                             |                      41 |
|    46 | Rehabilitation and Up-gradation of NH- 1678 from Km 99.103 (CS Puram) to Km 143.320 (Malakonda) to Two lane with Paved Shoulders in Andhra Pradesh                                                                                                                                                        | Andhra Pradesh |                   44.22 |                277 | 05-10-22         | 28-03-24                      | 30-11-24                             |                      69 |
|    47 | Rehabilitation and Up-gradation of existin of road from 2-lane to 2-lane with paved shoulders from km. 0.00 to km 53.590 (total length-53.590 km) of Raychoti to Vempalli section of NH-440 in the State of Andhra Pradesh on EPC mode.                                                                   | Andhra Pradesh |                   53.59 |                440 | 02-05-22         | 02-05-24                      | 01-05-25                             |                      27 |
|    48 | 2-lane ROB and its approaches in Lieu of existing LC No.120 is at K.M. 56.700 of NH- 18 (New NH-40) under Setu Bharatam                                                                                                                                                                                   | Andhra Pradesh |                    1.4  |                 60 | 10-02-23         | 08-02-25                      | 08-05-25                             |                      30 |
|    49 | Construction of 2 lane ROB with approaches in lieu of existing LC No. 119 at km 226/80 of NH 205 (New NH 71) under Setu Bharatam                                                                                                                                                                          | Andhra Pradesh |                    1.2  |                 67 | 19-07-23         | 18-07-25                      | 18-07-25                             |                      22 |
|    50 | Construction of 4 - lane ROB at Km.74/8-9 between Kaikaluru & Pallevada Railway Stations on Gudivada Bhimavaram Section at N.H. Km. 46+651 on Pamarru and Digamarru Road of N.H.214 Bypass (New NH 165_) in Krishna district, in the state of Andhra Pradesh                                              | Andhra Pradesh |                    1.53 |                130 | 16-12-22         | 07-06-24                      | 31-12-25                             |                      46 |

|   SN. | Project Name                                                                                                                                                                                                                | State          |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|    51 | Rehabilitation and upgradation of NH- 167AD from Macherla to Dachepalli (via) Paluvai Junction, Rentachinthala, Gurazala from Km.0.000 to 43.659 to two lane with paved shoulders in the state of Andhra Pradesh (job-729)  | Andhra Pradesh |                   43.66 |                403 | 27-01-23         | 26-01-25                      | 26-01-25                             |                      72 |
|    52 | 4 laning of Bathalapalli to Mudigubba Section (Design Chainage Km. 96.300 to 129.300) including Bathalapalli Bypass (Design Ch. Km. 96.300 to 102.300) of NH- 42 in the State of Andhra Pradesh Job No.731                  | Andhra Pradesh |                   33    |                536 | 10-02-23         | 09-02-25                      | 09-02-25                             |                      94 |
|    53 | Widening of Existing Road to Two lane with paved shoulder from Km. 0+000 to Km. 32+000 (Mudigubba to Puttaparthi) of NH- 342 in the State of Andhra Pradesh on EPC mode job No. 740                                         | Andhra Pradesh |                   32    |                402 | 17-03-23         | 16-09-24                      | 31-08-25                             |                      63 |
|    54 | Rehabilitation and Upgradation from Km 58+635 to Km 99+409 of Kadapa/Nellore Border to CS Puram (via) Seetharampuram section of NH-167B to 2 Lane with paved shoulder configuration in the State of Andhra Pradesh. Job 736 | Andhra Pradesh |                   40.77 |                286 | 24-02-23         | 17-08-24                      | 28-12-25                             |                      42 |
|    55 | Widening from 2 lane to 2/4 lane with paved shoulders of Mulakalacheruvu to Madanapalle section of NH-42 from Km 202/050 to Km 245/640 ( (Length of 40.460 Km) Job719                                                       | Andhra Pradesh |                   40.46 |                480 | 19-12-22         | 18-12-24                      | 25-01-25                             |                      81 |
|    56 | Gudivada Town 2 RoB, and Road improvement NH-165                                                                                                                                                                            | Andhra Pradesh |                    5.54 |                317 | 22-05-23         | 21-05-25                      | 21-05-25                             |                      33 |

|   SN. | Project Name                                                                                                                                                                                                                                                                        | State             |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|    57 | Construction of 3 (three) viaducts at km 308.972, km 309.781 & km 310.877 on NH- 13 (Potin-Pangin section) in the State of Arunachal Pradesh. [Job No. 13/Ar.P/2022- 23/055]                                                                                                        | Arunachal Pradesh |                    0.01 |                 42 | 25-08-23         | 24-08-25                      | 24-08-25                             |                      27 |
|    58 | River training works for Digaru bridge at Chainage 680.60 Km of NH-13 by providing permanent engineering solution for excessive meandering of Digaru river under Jairampur Highway Division in the State of Arunachal Pradesh under EPC mode. [Job No. 13/Ar.P/2022-23/053]         | Arunachal Pradesh |                    0.01 |                 15 | 19-08-23         | 18-08-24                      | 18-08-24                             |                      72 |
|    59 | Construction of 2-lane road of Potin to Pangin section of NH-13 from Km 77.95 to Km 117.56 (Package-3) on EPC Mode in the State of Arunachal Pradesh under Arunachal Pradesh Package of Roads and Highways of SARDP-NE [Job No: SARDP- NE/P-P/Pkg-A/NH-13/Ar.Pr./PWD/2018- 19/115]  | Arunachal Pradesh |                   39.61 |                421 | 18-11-20         | 18-11-23                      | 31-07-24                             |                      99 |
|    60 | Construction of 2-lane road of Potin to Pangin section of NH-13 from Km 117.56 to Km 163.59 (Package-4) on EPC Mode in the State of Arunachal Pradesh under Arunachal Pradesh Package of Roads and Highways of SARDP-NE [Job No: SARDP- NE/P-P/Pkg-A/NH-13/Ar.Pr./PWD/2018- 19/116] | Arunachal Pradesh |                   46.03 |                543 | 18-11-20         | 18-11-23                      | 31-07-24                             |                      97 |

|   SN. | Project Name                                                                                                                                                                                                                                                                        | State             |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|    61 | Construction of 2-lane road of Potin to Pangin section of NH-13 from Km 206.66 to Km 247.05 (Package-6) on EPC Mode in the State of Arunachal Pradesh under Arunachal Pradesh Package of Roads and Highways of SARDP-NE [Job No: SARDP- NE/P-P/Pkg-A/NH-13/Ar.Pr./PWD/2018- 19/116] | Arunachal Pradesh |                   40.39 |                487 | 02-10-20         | 02-10-23                      | 01-10-24                             |                      98 |
|    62 | Construction of 2-lane road of Potin to Pangin section of NH-13 from Km 163.59 to Km 206.66 (Package-5) on EPC Mode in the State of Arunachal Pradesh under Arunachal Pradesh Package of Roads and Highways of SARDP-NE [Job No: SARDP- NE/P-P/Pkg-A/NH-13/Ar.Pr./PWD/2018- 19/116] | Arunachal Pradesh |                   43.07 |                451 | 18-11-20         | 18-11-23                      | 30-09-24                             |                      90 |
|    63 | 2-laning of Lalpul â€' Manmao - Changlang road (NH-215) on EPC Mode in the State of Arunachal Pradesh                                                                                                                                                                               | Arunachal Pradesh |                   68.3  |                588 | 22-02-21         | 21-02-24                      | 27-12-24                             |                      87 |
|    64 | 4-Laning of Itanagar to Bandardewa section of NH-415from km 40+430 to km 51+735 (Package-B)on EPC Mode in the state of Arunachal Pradesh (Job NO. 415/Ar. P/2020-21/031)                                                                                                            | Arunachal Pradesh |                   11.31 |                496 | 08-12-21         | 07-12-24                      | 07-12-24                             |                      33 |
|    65 | 4-Laning of Itanagar to Bandardewa section of NH-415from km 51+700 to km 59+199 (Package-C)on EPC Mode in the state of Arunachal Pradesh (Job NO.415/Ar. P/2020- 21/030)                                                                                                            | Arunachal Pradesh |                    7.5  |                438 | 02-08-21         | 01-08-24                      | 01-08-24                             |                      97 |

|   SN. | Project Name                                                                                                                                                                                                                                                                                                                                   | State             |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|    66 | One time improvement of bypassed section on Nehipu - Hoj Section of NH-13 (Bypass on Npua â€' Cheda segment, Sedde to Khodaso segment & Khodaso to Deedlo Segment) in the state of Arunachal Pradesh for the year 2021-22 (24.55 Km). [Job No. 13/Ar.P/2021-22/048]                                                                            | Arunachal Pradesh |                    0.01 |                 19 | 25-11-22         | 24-11-23                      | 31-07-24                             |                      85 |
|    67 | Construction of proposed 4_Lane Revelgunj bypass NH-19 in the State of Bihar on EPC mode connecting NH 19 to 85 origin                                                                                                                                                                                                                         | Bihar             |                    7.16 |                295 | 10-07-23         | 09-07-25                      | 09-07-25                             |                      21 |
|    68 | Widening and strengthening work from Km 26.3 to 26.75 and km 30.45 to 30.65,km 32.45 and km 32.66 ,33.910 to km34.200& km 34.200 to km t km 34.4 of NH- 104 on item rate in state (New NH 331) in the state of Bihar for the year 2021-22                                                                                                      | Bihar             |                    1.33 |                  6 | 30-09-22         | 29-06-23                      | 31-08-24                             |                      90 |
|    69 | Balance work for improvement to 2 lane with paved shoulders configuration in realignment from Km 52.320 toKm 52.940 (length-0.620 Km) of NH-81, Protection works inHL Bridges at Km 33 & Km 36, Protection work for theapproach of Mahananda River bridge and reconstruction of culvert in 30th km of NH- 81 on EPC mode in the state of Bihar | Bihar             |                    0.62 |                 38 | 16-11-22         | 15-08-23                      | 31-12-24                             |                      70 |
|    70 | Birpur â€' Bihpur Section km 0.0 to Km 106 NH â€' 106                                                                                                                                                                                                                                                                                          | Bihar             |                  106    |                781 | 03-10-16         | 02-10-19                      | 31-08-24                             |                      82 |
|    71 | Gaya-Hisua-Rajgir-Nalanda-Biharsharif section km0.00 to 92.935 NH-82                                                                                                                                                                                                                                                                           | Bihar             |                   93    |               1409 | 07-11-16         | 06-11-19                      | 31-10-24                             |                      95 |
|    72 | Construction of ROB at km 1.10 & km 1.11 of NH-101                                                                                                                                                                                                                                                                                             | Bihar             |                    1.5  |                 62 | 28-08-19         | 27-02-22                      | 31-10-24                             |                      86 |
|    73 | Construction of ROB on NH-19 at Km 135                                                                                                                                                                                                                                                                                                         | Bihar             |                    0    |                 56 | 27-08-20         | 26-08-22                      | 31-08-24                             |                      92 |

|   SN. | Project Name                                                                                                                                                                                                                                                   | State   |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|    74 | Improvement to two lane with paved shoulder of Saraigarh ( on NH â€' 327A ) â€' Lalganj-Ganpatganj upto NH â€' 106 (New NH 131) from km 0.000 to km 10.672 (Total Length 10.672 km) of (Total Length 10.672 km) of NH 327AD on EPC mode in the State of Bihar. | Bihar   |                   10.67 |                 92 | 15-09-23         | 15-03-25                      |                                      |                       5 |
|    75 | Construction to 2 lane with Paved shoulder of Jandaha Bypass of NH-103(NH â€' 322) in CH 0.000( existing km 30 of NH â€' 103) to 4.800 ( existing Km 35 of NH â€' 103) in the state of Bihar.                                                                  | Bihar   |                    4.8  |                 47 | 15-01-24         | 15-07-25                      |                                      |                       3 |
|    76 | Geometric improvement of NH- 327E at Bhargama and Sukela More including provision of Raniganj Bypass in the state of Bihar.                                                                                                                                    | Bihar   |                    5.53 |                 99 | 12-06-24         | 13-12-25                      |                                      |                       0 |
|    77 | Construction of ROB in km 194 (LC no. 53B/T-2) of NH 327E                                                                                                                                                                                                      | Bihar   |                    1.58 |                 77 | 16-05-20         | 15-05-22                      | 31-03-25                             |                      60 |
|    78 | Construction of ROB in km 24 (LC no. 77A) of NH 327A                                                                                                                                                                                                           | Bihar   |                    1.05 |                 51 | 16-05-20         | 15-11-21                      | 31-10-24                             |                      84 |
|    79 | construction of a new 4 lane (Parrelel to existing MGSetu ) with its approaces from km 0.00 to km 14.500 across river Ganga on NH-19 at Patna in the state of Bihar.                                                                                           | Bihar   |                   14.5  |               2926 | 25-03-21         | 22-09-24                      | 28-02-26                             |                      45 |
|    80 | ROB at km 49 of NH-131A                                                                                                                                                                                                                                        | Bihar   |                    1.21 |                 62 | 05-01-21         | 04-01-23                      | 31-03-25                             |                      67 |
|    81 | Strengthening work in km 68.00 to 89.00 NH-110 on EPC Mode in the state of Bihar                                                                                                                                                                               | Bihar   |                   20.65 |                 36 | 16-03-21         | 15-12-21                      | 31-10-24                             |                      75 |
|    82 | Strenthening from Km 36 to 68 in the state of Bihar                                                                                                                                                                                                            | Bihar   |                   23.45 |                 30 | 25-08-21         | 24-05-22                      | 31-07-24                             |                      96 |

|   SN. | Project Name                                                                                                                                                                                            | State   |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|    83 | Construction of 6-Lane Elevated / Extra Dose Cable Bridge on River Ganga parallel to & Western side of Digha-Sonepur Rail cum-Road Bridge of NH 139W in the State of Bihar                              | Bihar   |                    6.93 |               3064 | 02-05-24         | 02-11-27                      |                                      |                       0 |
|    84 | Rehabilitation & Widening work for 2 Lane with Paved Shoulder of Existing NH-80 from km 70.15 to Km 121.025 of Munger- Suttanganj -BhagatpurMirzachowki section on EPC Mode in the State of Bihar.      | Bihar   |                   50.88 |                478 | 01-02-23         | 31-01-25                      | 31-03-25                             |                      54 |
|    85 | Construction of ROB on NH-28B at Km 91                                                                                                                                                                  | Bihar   |                    1.26 |                 61 | 08-04-22         | 07-04-24                      | 31-10-24                             |                      75 |
|    86 | Improvrment of 2 lane with paved shoulde of stretch from Bikramganj Dawath Melayabagh Nawanagr -Dumrow of NH- 120(Ch-201.665 to Km 240.200)excluding Dawath bypass under EPC mode in the state of Bihar | Bihar   |                   36.97 |                179 | 05-09-23         | 04-03-25                      | 30-06-25                             |                      36 |
|    87 | Construction of ROB on NH-28B at Km 94                                                                                                                                                                  | Bihar   |                    1.74 |                 67 | 09-03-22         | 08-03-24                      | 30-06-25                             |                      33 |
|    88 | Improvement to two lane with paved shoulders of NH-319A from km 0 to km 45 in state of Bihar under EPC mode                                                                                             | Bihar   |                   45    |                427 | 20-06-23         | 19-12-24                      | 31-03-25                             |                      53 |
|    89 | Pre construction activity of NH 122B from km 0 to 72.348 and Improvement to two lane with paved shoulders of NH 122B from km 29.730 to km 72.348 in state of Bihar under EPC mode                       | Bihar   |                   42.62 |                624 | 08-05-23         | 11-11-24                      | 31-03-25                             |                      55 |
|    90 | Construction of 2 lane ROB and its approaches in km 158 (Old Km 153) on NH- 104 at Jainagar Bypass in the state of Bihar on EPC mode                                                                    | Bihar   |                    0.01 |                 17 | 09-11-22         | 08-11-24                      | 25-06-25                             |                      39 |

|   SN. | Project Name                                                                                                                                                                                                                                                                                                                                                                                          | State   |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|    91 | Construction of two no of RCC Minor bridge & 3nos of new Box Culverts in Place of old bridge& culvert in place of old bridge                                                                                                                                                                                                                                                                          | Bihar   |                    0.1  |                 11 | 16-12-22         | 15-12-23                      | 30-09-24                             |                      87 |
|    92 | Widening to 2/4-lane with paved shoulders of left out portion of NH 30 from existing CH.125.285 to CH 115.485 (Kayamnagar to Zero Mile) Design CH .0.000 to CH. 9.800) in the state of Bihar for the year 2021- 22(length- 8.600 km)                                                                                                                                                                  | Bihar   |                    8.6  |                 99 | 21-04-23         | 20-04-24                      | 31-12-24                             |                      62 |
|    93 | Construction of Bhabhua Bypass from Ch. 10+800(Design Ch. 10+800) to Ch. 19+860 (Design Ch. 18+150) and Chand Bypass from Ch. 38+060 (Design Ch. 36+250) to Ch. 40+460 (Design Ch. 38+650) and widening of existing road to 2 - lane with Paved shoulder from Ch. 40+460 (Design Ch. 38+650) to Ch. 46+860 (Design Ch. 45+050) of NH-219 (Total length-16.150 Km)under EPC mode in the state of Bihar | Bihar   |                   16.15 |                180 | 09-03-24         | 08-09-25                      |                                      |                       0 |
|    94 | Construction of new High level RCC Major bridge at existing location of old Bridge cross Chir River in Km199 on NH-333A& its approaches having an aggregate length of 700(350mon both side) in District Banka in the state of Bihar on EPC mode.                                                                                                                                                      | Bihar   |                    0.01 |                 49 | 15-11-22         | 14-11-24                      |                                      |                      84 |
|    95 | Widening & Strenthening from km132.895 to km 190.15 NH-80                                                                                                                                                                                                                                                                                                                                             | Bihar   |                   57.26 |                566 | 04-11-22         | 03-11-24                      | 30-06-25                             |                      28 |
|    96 | Construction of New 4-Lane Bridge (Parallel to existing Vikramashila Setu)from km 8+920 to Km 13+375(including approach road 35m Naugachhia side&53m Bhagalpur side)across River Ganga on                                                                                                                                                                                                             | Bihar   |                    4.46 |               1186 | 09-05-23         | 08-05-27                      |                                      |                      16 |

| SN.   | Project Name                                                                                                                                                                                                         | State        | Total Length (in km.)   | TPC/TCC (in cr.)   | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   | Physical Progress (%)   |
|-------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|       | newly declared NH-131B at Bhagalpur in the State of Bihar                                                                                                                                                            |              |                         |                    |                  |                               |                                      |                         |
| 97    | Construction of a new 4 lane Major Bridge across River Kosi at Phulaut including Rehabilitation and upgradation of existing Birpur-Bihpur Section of NH-106 from km 106 to 136 to 2- Lane Paved shoulder on EPC mode | Bihar        | 28.92                   | 1478.4             | 07-06-21         | 06-06-24                      | 03-08-25                             | 55                      |
| 98    | Strengthening and safety works on Keonchi-Kabirchabutra Road from km 0.000 to km 15.535 of NH-45 Ext. in the State of Chhattisgarh under EPC mode                                                                    | Chhattisgarh | 15.54                   | 24                 | 20-03-23         | 15-12-23                      | 31-10-24                             | 64                      |
| 99    | Rehabilitation and up-gradation of NH-43 from Km 130.000 to 180.000 Kanker to Bedma section to 2 lane with PS                                                                                                        | Chhattisgarh | 53.00                   | 497                | 08-08-16         | 24-02-18                      | 31-12-24                             | 56                      |
| 100   | Banari to Masaniakala (Km 178.9 to km 241.5) (2L PS, NHDP, 56 km, EPC)                                                                                                                                               | Chhattisgarh | 56.00                   | 476                | 24-09-16         | 23-09-18                      | 31-07-24                             | 100                     |
| 101   | Rehabilitation and upgradation of NH-78 from Km. 373.505 to 468.800 (Starting point of Ambikapur Byp                                                                                                                 | Chhattisgarh | 74.63                   | 625                | 06-10-16         | 05-10-18                      | 31-07-24                             | 98                      |
| 102   | Rehabilitation and upgradation of NH-78 from Km. 469 to 531 (Patthalgaon to Kunkuri) to 2L-PS                                                                                                                        | Chhattisgarh | 62.47                   | 436                | 15-07-16         | 14-07-18                      | 30-09-24                             | 61                      |
| 103   | Nelasnar-Gangaloor                                                                                                                                                                                                   | Chhattisgarh | 52.00                   | 73                 | 05-02-15         | 30-11-15                      | 31-12-24                             | 71                      |
| 104   | Bijapur-Modakpal-LADED-Tarlaguda Road                                                                                                                                                                                | Chhattisgarh | 48.00                   | 78                 | 26-02-15         | 29-07-16                      | 31-12-24                             | 40                      |
| 105   | Bijapur- Awapalli-Jagargunda Road                                                                                                                                                                                    | Chhattisgarh | 70.00                   | 167                | 22-02-12         | 21-03-15                      | 31-12-24                             | 87                      |
| 106   | Dornpal- Chintalnar- Jagargunda Road                                                                                                                                                                                 | Chhattisgarh | 56.00                   | 117                | 16-02-15         | 26-06-16                      | 31-12-24                             | 80                      |
| 107   | Chhotedongar-Orchha                                                                                                                                                                                                  | Chhattisgarh | 31.00                   | 83                 | 29-09-15         | 17-07-16                      | 31-08-24                             | 95                      |

|   SN. | Project Name                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                             | State        |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   108 | Narayanpur-Maroda                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                        | Chhattisgarh |                   78    |                124 | 24-12-14         | 18-07-16                      | 31-03-25                             |                      35 |
|   109 | Palli-Barsur                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                             | Chhattisgarh |                   38    |                 54 | 15-12-14         | 31-07-16                      | 31-08-24                             |                      95 |
|   110 | Konta-Golapalli                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                          | Chhattisgarh |                   44    |                 74 | 16-02-15         | 18-06-16                      | 31-03-25                             |                      18 |
|   111 | Bheji-Chintagupha                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                        | Chhattisgarh |                   28    |                 49 | 10-02-16         | 15-10-16                      | 31-12-24                             |                      20 |
|   112 | Chintalnar-Mariagudam                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                    | Chhattisgarh |                   65    |                 78 | 20-05-15         | 25-05-16                      | 31-12-24                             |                      42 |
|   113 | Golapalli-Paidgudem                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                      | Chhattisgarh |                    8    |                 11 | 01-04-16         | 30-06-17                      | 31-08-24                             |                      95 |
|   114 | Upgradation of Bilaspur-Takhatpur- Mungeli-Pandariya-Pondi Road on N.H.- 130A Package â€' III(A) Takhatpur By-pass from existing Ch. 26.542 to 32.093 [Design Ch. 18.700 to 25.900]& Mungeli By-pass from existing Ch. 45.786 to 56.275 [Design Ch. 29.600 to 51.600] and Package â€' III(B) Pandariya By-Pass from existing Ch. 82.582 to 87.133 [Design Ch. 77.900 to 81.1000 & Pondi By-pass from existing Ch. 103.166 to 104.756 [Design Ch. 97.000 to 103.395] to two lane with paved shoulder configuration in the | Chhattisgarh |                   25.7  |                351 | 24-01-24         | 17-07-25                      | 31-12-25                             |                       0 |
|   115 | "Construction of 2-Lane ROB at L/C No. AB- 27 (Belbahara ROB) on Manendragarh to Ambikapur section of NH-43 (Old NH-78) at NH km 264.00 & Railway Chainage 937/14- 15 between Udalkachar-Boridand stations in the state of Chhattisgarh"                                                                                                                                                                                                                                                                                 | Chhattisgarh |                    0.01 |                 79 | 29-08-23         | 28-08-25                      | 31-12-25                             |                       0 |
|   116 | Construction of 2-Lane ROB at NH L/C No. AB-72 on Surajpur to Ambikapur Road in Km 357.370 of NH-78 (New NH-43) at Railway Chainage 1925/11-12 on Bishrampur to Ambikapur Railway Line Near Jainagar in Chhattisgarh.                                                                                                                                                                                                                                                                                                    | Chhattisgarh |                    0.01 |                 63 | 29-08-23         | 19-02-25                      | 30-09-25                             |                      15 |

|   SN. | Project Name                                                                                                                                                                                                                  | State        |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   117 | - Construction of 4-Lane ROB at NH L/C No. KK-89 on Keshlur to Jagdalpur road (km 14.200) of NH-30 (Old NH-221) at Railway Chainage 308/8-9 near Keshlur in the state of Chhattisgarh.                                        | Chhattisgarh |                    0.01 |                 83 | 10-01-24         | 09-01-26                      |                                      |                       0 |
|   118 | Up-gradation of NH 130A Mungeli-Pondi from km 51+600 to km 77+870 & km 80+970 to km 95+970 to two lane with paved shoulder in the state of Chhattisgarh                                                                       | Chhattisgarh |                   42.27 |                219 | 20-03-23         | 19-09-24                      | 31-12-24                             |                      65 |
|   119 | Upgradation of Keonchi - Ratanpur Road of NH 45 Package-II, from design chainage km 278.75 to km 321.348 of length 42.598 km to two lane with paved shoulders under Corridor scheme on EPC mode in the state of Chhattisgarh. | Chhattisgarh |                   42.6  |                286 | 15-07-24         | 06-01-26                      |                                      |                       0 |
|   120 | Upgradation of Keonchi - Ratanpur Road of NH 45 Package-I, from design chainage km 237.860 to km 273.200 of length 35.340 km to two lane with paved shoulders under Corridor scheme on EPC mode in the state of Chhattisgarh. | Chhattisgarh |                   35.34 |                225 | 15-07-24         | 06-01-26                      |                                      |                       0 |
|   121 | Construction of High-level bridge across Devrani-Jethani Nalah at km 5.800 on newly declared NH-930 (Purur-Jhalmala Road) for improvement of geometries from km 5.665 to 6.066 in the State of Chhattisgarh.                  | Chhattisgarh |                    0.01 |                 19 | 10-01-24         | 03-07-25                      |                                      |                       5 |
|   122 | Construction of High-level bridge across Sankra Nalah in km 23.000 on newly declared NH-930 (Purur-Jhalmala Road) for improvement of geometries from km 22.850 to 23.305 in the State of                                      | Chhattisgarh |                    0.01 |                 14 | 26-12-23         | 18-06-25                      |                                      |                       7 |

| SN.   | Project Name                                                                                                                                                                                                                                                                                                                     | State        | Total Length (in km.)   | TPC/TCC (in cr.)   | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   | Physical Progress (%)   |
|-------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|       | Chhattisgarh.                                                                                                                                                                                                                                                                                                                    |              |                         |                    |                  |                               |                                      |                         |
| 123   | Construction of 4 Nos Grade separtor between km. 281.000 to km. 307.600 (km. 286.400 kumhari km. 299.000 Transport Nagar km. 302.000 Power House km. 304.000 Chandra Moura Chowk to km. 305.000 supeia) of NH-53 old NH-06) Raipur -Durg 4 Lane on EPC mode in the state of chhattisgarh job NO. NH-53(old NH-06) CG- 2017-18-56 | Chhattisgarh | 0.00                    | 349                | 28-01-19         | 27-01-21                      | 31-07-24                             | 97                      |
| 124   | Estimate for Construction of High Level Bridge across Goriyabahar Nalla river in km 299.130 on NH -63 (Old NH-43) Jagdalpur- Vishakhapatnam Road in the State of Chhattisgarh                                                                                                                                                    | Chhattisgarh | 0.01                    | 17                 | 25-05-21         | 24-11-22                      | 30-06-24                             | 97                      |
| 125   | "Up-gradation of NH-930 Sherpar to Kohka from Km.67+880 to Km.114+860 to 2L+PS in Chhattisgarh under EPC mode "                                                                                                                                                                                                                  | Chhattisgarh | 46.98                   | 279                | 26-05-22         | 25-05-24                      | 31-10-24                             | 68                      |
| 126   | Upgradation to Two Lane with Paved Shoulder of Katni - Gumla Road NH- 43 from Ch. km 373.500 to km 375.620, length- 2.120 km on Engineering, Procurement & Construction (EPC) mode in the state of Chhattisgarh.                                                                                                                 | Chhattisgarh | 2.12                    | 11                 | 15-03-24         | 10-12-24                      |                                      | 7                       |
| 127   | Repair Et Rehabilitation of high level Major bridge over Mand river at km. 27/8,10 on NH-216 (New NH-153) on item rate basis in the State of Chhattisgarh                                                                                                                                                                        | Chhattisgarh | 0.01                    | 3                  | 07-03-24         | 06-09-24                      |                                      | 0                       |

|   SN. | Project Name                                                                                                                                                                               | State        |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   128 | Up-gradation of NH-930 Jhalmala sherpar From k. 30.600 to km 67.800 to two/four lanes with paved shoulder in the state of chhattisgarh on engieering procurement and contruction (EPC)mode | Chhattisgarh |                   37.2  |                223 | 18-02-22         | 17-08-23                      | 31-07-24                             |                      96 |
|   129 | "Up-gradation of NH-130C Abhanpur to Paund from NH Km. 0+000 to KM 40+380 to two lane with paved shoulders in the State of Chhattisgarh on EPC mode."                                      | Chhattisgarh |                   40.38 |                193 | 25-03-22         | 24-09-23                      | 31-12-24                             |                      60 |
|   130 | Up-gradation of NH_130C madangmuda Debhog Odisha km 168.800 to km 196.400 to two lane with paved shoulder in the state of Chhattisgarh on Engineering Procrement (EPC)mode                 | Chhattisgarh |                   27.6  |                120 | 22-02-22         | 21-08-23                      | 31-10-24                             |                      68 |
|   131 | Construction of service road on the existing Ribander bypass from km 143.120 to km 152.800 km on NH-748 in the state of Goa (Design length =10.44 km (LHS+RHS ))                           | Goa          |                    0.01 |                 13 | 01-12-23         | 29-11-24                      | 29-11-24                             |                      16 |
|   132 | Four lanning of NH-4A(NH-748) between km.118/00 to km.125/00 including construction of High Level four lane new Khandepar Bridge at Km.118/800 (Balance Work)                              | Goa          |                    0.75 |                127 | 21-08-23         | 20-02-25                      | 20-02-25                             |                      51 |
|   133 | Providing utility corridor between Km.15/500 to Km.19/00 on NH-566                                                                                                                         | Goa          |                    0.01 |                 31 | 15-03-23         | 14-02-24                      | 31-10-24                             |                      59 |
|   134 | Construction of culvert on NH-66 Karaswada Bambolim section at Ch. 507.459                                                                                                                 | Goa          |                    0.01 |                  2 | 31-08-23         | 29-10-23                      | 31-10-24                             |                      95 |
|   135 | Widening of NH-366(old NH-17A) from Sada junction(Km. 14/90) to Gate No. 1 of MPT (Km. 16/00).                                                                                             | Goa          |                    1.1  |                 18 | 17-09-23         | 26-09-25                      | 26-09-25                             |                       2 |

|   SN. | Project Name                                                                                                                                                              | State   |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   136 | Construction of Six lane Elevated Corridor from Km. 508.000 to Km. 513.150 including approaches on NH-66                                                                  | Goa     |                    5.15 |                641 | 15-04-24         | 15-04-26                      | 15-04-26                             |                       0 |
|   137 | Rahabilitation of 6 Nos. of culverts between Km. 570.000 to Km.584.715 on NH-66                                                                                           | Goa     |                    0.01 |                  3 | 19-02-24         | 13-01-25                      | 13-01-25                             |                      35 |
|   138 | Strengthening of NH-366 from Km. 0.00 (Cortalim Junction) to Km. 10.00 (Chicalim Circle) on EPC Mode in the State of Goa under NH9(O) Annual Plan 2023-24                 | Goa     |                   10    |                 19 | 15-02-24         | 14-02-25                      | 14-02-25                             |                      55 |
|   139 | Strengthening between Km 118/00 to Km 125/00 (Khandeapar to Safa Masjid Ponda) of NH-748                                                                                  | Goa     |                    7    |                 38 | 07-03-24         | 06-03-25                      | 06-03-25                             |                       0 |
|   140 | Strengthening of NH-566 from Km 0.00 to Km 4.00 (Dhavali bypass)                                                                                                          | Goa     |                    4    |                 22 | 26-02-24         | 24-02-25                      | 24-02-25                             |                      85 |
|   141 | Dismantaling of pipe culverts and construction of box culverts at ch. 518/800 kms. & 519/650 kms. on NH-66 at Merces in the state of Goa under NH(O) Annual Plan 2023-24. | Goa     |                    0.01 |                  4 | 16-02-24         | 15-04-24                      | 31-10-24                             |                      45 |
|   142 | Reconstruction and repairs of existing Old Masonry Culverts between Km 0/00 to Km 27/00 on NH-748AA in the State of Goa on EPC mode under NH (O) Annual Plan 2023- 24.    | Goa     |                    0.01 |                  9 | 20-02-24         | 01-03-25                      | 01-03-25                             |                      40 |
|   143 | Replacement of wearing coat and painting to the Banastari Bridge at Km. 139/200 on NH-748 in the State of Goa                                                             | Goa     |                    0.01 |                  3 | 16-03-24         | 11-09-24                      | 11-09-24                             |                      30 |
|   144 | Restoration of 3 Nos. of minor bridges between Km 93/650 to Km 94/500 on NH- 748 in the State of Goa                                                                      | Goa     |                    0.01 |                  3 | 16-03-24         | 15-03-25                      | 15-03-25                             |                      50 |

|   SN. | Project Name                                                                                                                                                                                             | State                                    |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------------------------------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   145 | Strengthening and rehabilitation of Borim Bridge across river Zuari on NH-S66 in the State of Goa.                                                                                                       | Goa                                      |                    0.01 |                 21 | 17-03-24         | 16-03-25                      | 16-03-25                             |                       0 |
|   146 | Rectification of blackspot lD No. 018 and 019 (Verna to Nuvem Section) on NH-66 (Road Safety)                                                                                                            | Goa                                      |                    3.8  |                 41 | 11-03-24         | 10-03-25                      | 10-03-25                             |                      10 |
|   147 | Improvement to Accident Spot of Colva Circle Junction at Km 550/700 on NH-56 (Road Safety)                                                                                                               | Goa                                      |                    0.01 |                  1 | 19-02-24         | 16-08-24                      | 16-08-24                             |                      95 |
|   148 | Rectification of blackspot ID No. 025 from km 7/250 (Borim Sakhav) to Km 7/750 (Saibaba Temple) on NH-566 (Road Safety)                                                                                  | Goa                                      |                    0.01 |                  2 | 07-03-24         | 03-09-24                      | 03-09-24                             |                       0 |
|   149 | Rectification of Blackspot ID No. 026 at Km 583/600 (Bhumipurush Temple), accident spot at Km 585/400 (Palolem Junction) and road safety measures between Km 576/500 to Km 578/00 on NH-66 (Road Safety) | Goa                                      |                    0.01 |                  4 | 06-03-24         | 01-09-24                      | 01-09-24                             |                      27 |
|   150 | Rectification of Blackspots and Accident Spots on NH- 748 between Km 84.00 to Km 143.200 (Road Safety)                                                                                                   | Goa                                      |                    0.01 |                 37 | 14-03-24         | 13-03-25                      | 13-03-25                             |                      39 |
|   151 | Construction of Bridge over Chimbel creek at Km 150/600 in a length of 200 mts and approaches in 100 mts length along Ribander bypass on NH-748. in State of Goa                                         | Goa                                      |                    0.84 |                 58 | 31-10-22         | 30-10-24                      | 31-12-24                             |                      58 |
|   152 | Widening of Existing Road from Intermediate Lane 2-lane to 4-lane Between Km 19.994 to Km 35.180 of NH- 848A (Rakholi-Khadoli-Velugam Section) in U.T. of Dadra and Nagar Haveli and Daman and Diu       | Dadra and Nagar Haveli And Daman and Diu |                   15.19 |                198 | 14-02-24         | 13-02-26                      | 13-02-26                             |                       0 |

|   SN. | Project Name                                                                                                                                                                                                                               | State                                    |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------------------------------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   153 | Widening and strengthening of road from Km 11/000 to km 22/770 of NH-251 under Diu in the UT of Dadra Nagar Haveli, Daman & Diu                                                                                                            | Dadra and Nagar Haveli And Daman and Diu |                   11.77 |                 79 | 15-03-24         | 15-03-25                      | 15-03-25                             |                       0 |
|   154 | Upgradation and widening of NH-848B From Ch. 8+180 to Ch. 12+000 and Ch. 14+100 to Ch. 20+300 at Daman. in U.T. of Dadra and Nagar Haveli and Daman and Diu                                                                                | Dadra and Nagar Haveli And Daman and Diu |                   10.02 |                 61 | 25-06-24         | 17-02-25                      | 17-02-25                             |                       0 |
|   155 | Work of development and construction of elevated corridorfrom km 38/660 to km 42/690 (Iscon junction to start point of approach of sanand flyover) of NH-147 in the sate of Gujarat                                                        | Gujarat                                  |                    4.03 |                530 | 19-06-24         | 19-06-26                      | 19-06-26                             |                       0 |
|   156 | Strengthening/ IRQP between km 63 to km 78 of NH 351-G                                                                                                                                                                                     | Gujarat                                  |                   14.98 |                 10 | 20-10-22         | 19-04-23                      | 31-12-24                             |                      60 |
|   157 | " Construction of new two lane bridge along with approaches across River Rudramata at Km. 75/550 on NH-341 upstream of existing bridge in the state of Gujarat "                                                                           | Gujarat                                  |                    0.01 |                 13 | 27-10-22         | 26-05-24                      | 31-03-25                             |                      66 |
|   158 | Construction of Minor Bridge in lieu of existing damaged Bridge at KM226/473 on NH-754K near Jatavada village in the State of Gujarat.                                                                                                     | Gujarat                                  |                    0.01 |                  2 | 24-04-23         | 23-03-24                      | 30-11-24                             |                      49 |
|   159 | Work construction of major Bridge km 05/625 (sabarmati river bridge) on NH-147                                                                                                                                                             | Gujarat                                  |                    0.01 |                 68 | 21-10-23         | 20-04-25                      | 31-12-25                             |                      25 |
|   160 | Work of Reconstruction of 2 No.s of Minor Bridges in place of old / weak, narrow and minor bridges indentifies@Km. 69/00 and @Km. 130/521 of NH-51 and construction of diversion road for major bridge @km. 81/400 in the State of Gujarat | Gujarat                                  |                    0.01 |                  7 | 17-07-23         | 17-06-24                      | 31-10-24                             |                      70 |

|   SN. | Project Name                                                                                                                                                                                                                                                                                         | State   |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   161 | "Rehabilitation of Sabarmati Major Bridge (Shastri Bridge) between km 4/800 to 5/318 on NH 47 in the State of Gujarat"                                                                                                                                                                               | Gujarat |                    0.01 |                  6 | 11-09-23         | 10-02-24                      | 30-09-24                             |                      42 |
|   162 | Up-gradation and strengthening to 2lane+PS from Km 95/500 to km 129/775 of Nh 168G (Idar-Bhiloda-Samlaji) in the state of Gujarat (Length = 34.275 km)                                                                                                                                               | Gujarat |                   34.28 |                237 | 07-12-23         | 06-12-25                      | 06-12-25                             |                       4 |
|   163 | Strengthening of NH-68 including rehabilitation/reconstruction of old/narrow/weak structure from Km 297/100 to 307/515, 328/257 to 329/600, 346/700 to 369/700 and 387/700 to 407/700 (Section: Khoda border-Mesra, Budhanpur-Tharad, Vav-Suigam& Uchosan-Bhbhar-Ujjanwada) in the State of Gujarat. | Gujarat |                   54.7  |                 81 | 20-10-23         | 19-04-25                      | 19-04-25                             |                      23 |
|   164 | Submission of Plan and estimate for the work of term road safety work on NH-47 from km 0/0 to 16/0 (Narol-Ujala-Vishala- Sarkhej road)in the sate of Gujarat                                                                                                                                         | Gujarat |                    0.01 |                  4 | 12-09-23         | 15-03-24                      | 31-10-24                             |                      55 |
|   165 | Construction of 2 nos of major bridge, 4 nos. of minor bridge and 8 nos of box culvert along with road safety improvement works between km 122/000 to 290/200 on NH-41 in the state of Gujarat.                                                                                                      | Gujarat |                    0.01 |                 51 | 29-01-24         | 28-01-26                      | 28-01-26                             |                       0 |
|   166 | Up-gradation of Dhoraji-Jamkandorna- Kalavad Section of NH-927D from Design Chainage km 0/00 to km 58/115 to Two lane with PS configuration in the State of Gujarat on EPC                                                                                                                           | Gujarat |                   58.12 |                247 | 22-02-24         | 21-02-26                      | 21-02-26                             |                       0 |
|   167 | Construction of new 6-lane Major Bridge in lieu of existing old Bridge on Nakti Creek at                                                                                                                                                                                                             | Gujarat |                    0.01 |                 27 | 26-12-23         | 25-06-25                      | 31-12-25                             |                       3 |

| SN.   | Project Name                                                                                                                                                                                                                     | State   | Total Length (in km.)   | TPC/TCC (in cr.)   | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   | Physical Progress (%)   |
|-------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|       | km 7/170 on NH-141 in the state of Gujarat.                                                                                                                                                                                      |         |                         |                    |                  |                               |                                      |                         |
| 168   | Construction of Missing links (single lane) in Lakhpat- Gaduli-Hajipir-Odma-Khavda- Dholavira-Mauvana-Gadkabet-Santalpur road along the Indo-Pakistan Boarder in the State of Gujarat (Newly declared National Highway No. 754K) | Gujarat | 79.60                   | 401                | 31-05-19         | 30-11-20                      | 30-08-24                             | 90                      |
| 169   | Construction of ROB with approaches on NH-848-B at Karambeli Railway Crossing L.C.No.77 @Km0/0 to 0/600                                                                                                                          | Gujarat | 0.01                    | 112                | 30-03-21         | 29-03-23                      | 31-12-25                             | 28                      |
| 170   | Construction of ROB with Approaches in lieu of L.C.No.165 of Ahmedabad-Palanpur (IR Ch-650/2-3) between Railway Station- Karjoda & Palanpur NH-58                                                                                | Gujarat | 0.01                    | 166                | 22-04-21         | 22-04-23                      | 30-09-24                             | 95                      |
| 171   | Upgradation to two lane with paved Shulder Configuaration from Km. 0/00 to 47/000 of NH 351 ( Mahuva to Badhada section) in the State of Gujarat                                                                                 | Gujarat | 47.00                   | 173                | 22-02-24         | 22-08-25                      | 31-12-25                             | 0                       |
| 172   | Widening 2 lane to 4-lane fromKM 92/320 to Km 115/320 (Vav Chokdi-Satlasana to to Vrundavan Chokdi, Kheralu) on NH-58 in the State of Gujarat.                                                                                   | Gujarat | 23.00                   | 151                | 15-03-24         | 14-03-26                      | 14-03-26                             | 3                       |
| 173   | "Work of IRQP from Km 0/0 to 43/00 on NH-756 (Bodeli-Shivrajpur- Jhabughoda- Chapaner bypass section) in the state of Gujarat"                                                                                                   | Gujarat | 43.00                   | 44                 | 11-03-22         | 10-12-22                      | 30-09-24                             | 97                      |
| 174   | " Construction of Mandvi bypass road starting from Km. 97/200& ending of Km. 104/ 200 of NH-8A (Extn), in the state of Gujarat "                                                                                                 | Gujarat | 6.10                    | 63                 | 01-06-22         | 23-11-23                      | 31-12-25                             | 10                      |

|   SN. | Project Name                                                                                                                                                                                                                                                                                          | State            |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   175 | Work of widening of road to 4-lane from Km 710/600 to Km 718/500 of NH-56 in the state of Gujarat                                                                                                                                                                                                     | Gujarat          |                    7.92 |                 54 | 19-10-22         | 18-10-23                      | 30-07-24                             |                      97 |
|   176 | Work of construction of 1 no. of Minor bridge in place of old and narrow bridge on Kadrama Khadi between km 280/00 to 280/200 of NH-64 in the State of Gujarat                                                                                                                                        | Gujarat          |                    0.01 |                  9 | 15-10-22         | 14-10-23                      | 31-12-24                             |                      79 |
|   177 | work of Reconstruction of 2 nos. of bridge across river Kosh (km 634/400-600) and Kavero (km 637/800-638/00) in lieu of old, narrow and weak bridges and re- construction of 8 No. of Box Culvert Between km.585/00 to 629/400 on NH-56 in the State of Gujarat                                       | Gujarat          |                    0.01 |                 19 | 15-10-22         | 15-10-23                      | 31-10-25                             |                      58 |
|   178 | Construction of Minor Bridges (i) Bridge over Dharwala Nallah at RD 137/080 on NH-154A& (ii) Bridge over Kamnallah at RD 147/780 on NH-154A in the State of Himachal Pradesh                                                                                                                          | Himachal Pradesh |                    0.01 |                 19 | 03-05-23         | 02-05-25                      | 02-05-25                             |                      60 |
|   179 | Strengthening including improvement with road safety work on NH-503A in km (New chainage 42/0 to 70/0) (Old Chainage 39/700 to 67/250) in the State of Himachal Pradesh on EPC mode                                                                                                                   | Himachal Pradesh |                   27.55 |                 54 | 05-05-23         | 04-05-24                      | 31-07-24                             |                      85 |
|   180 | Improvement/construction of existing Class-5 Road to NH Intermediate lane specification with hard shoulder from existing Km 76/340 to 134/940 (Design chainage from Km 76/300 to 133/000) (net Length 56.700 kms) of NH-505 (Sumdo- Kaza-Gramphoo road ) in the state of Himachal Pradesh (Package I) | Himachal Pradesh |                   56.7  |                315 | 12-05-23         | 11-05-26                      | 11-05-26                             |                      20 |

|   SN. | Project Name                                                                                                                                                                                                                                                             | State            |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   181 | Improvement/construction of existing CL-5 Road to NH Intermediate lane specification with hard shoulder from Km 133.000 to 166.000 (net Length 33.000 kms) of NH-505 (Sumdo-Kaza-Gramphoo road ) in the state of Himachal Pradesh on EPC mode under project Deepak, BRO  | Himachal Pradesh |                   33    |                231 | 01-07-23         | 30-06-26                      | 30-06-26                             |                      16 |
|   182 | Strengthening of pavement including improvement of road safety ( Construction of Retaining wall, Breast wall, Thrie Beam crash barriers, road side drain, slab culverts, solid cause way etc.) in km 286/0 to 329/0 on NH-05 in the State of H.P.-reg.                   | Himachal Pradesh |                   43    |                103 | 06-05-23         | 05-05-24                      | 31-08-24                             |                      80 |
|   183 | Construction of 59 mtr. Span PSC Segmental Box Girder bridge over Trithan River at km 83/780 design chainage (Dhaman) on Sainj Luhri Anni Jalori Banjar Aut road on NH-305                                                                                               | Himachal Pradesh |                    0.01 |                  9 | 07-08-23         | 06-08-24                      | 06-08-24                             |                      10 |
|   184 | Estimate for providing and laying crash barrier for road safety in Nagrota Bagwan Ranital Mubarikpur road km 5/00 to 18/00 of NH 20A (New NH 303) in the State of Himachal Pradesh                                                                                       | Himachal Pradesh |                    0.01 |                  9 | 06-11-23         | 05-11-24                      | 05-11-24                             |                      45 |
|   185 | Rehabilitation and Upgradation to 2-lane configuration of Karnohal- Kalwahn Section (km 181.00 to 208.950) of NH-70 in the State of Himachal Pradesh under Green National Highways Corridor Project (GNHCP) with the loan assistance of World Bank on EPC mode.Package-2 | Himachal Pradesh |                   27.95 |                252 | 14-11-23         | 14-05-26                      | 14-05-26                             |                      10 |

|   SN. | Project Name                                                                                                                                                                                                                                                                           | State            |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   186 | Construction of 2 Nos.Box Cell culvert on NH-154(i) Box cell along with approaches at Rungdi Nallah at Km.131/770,and (ii) Box cell along with approaches at Km.138/200.                                                                                                               | Himachal Pradesh |                    0.01 |                  2 | 03-02-24         | 02-11-24                      | 02-11-24                             |                      50 |
|   187 | Construction of two lane RUB in lieu of existing railway level Crossing no.96-C/2-E (at Railway km 119/3-4 on NH-503A at km 20.690 in the state of Himachal Pradesh on EPC Mode.                                                                                                       | Himachal Pradesh |                    0.01 |                 19 | 12-02-24         | 11-08-25                      | 11-08-25                             |                       2 |
|   188 | Construction of 37.50 mtr span Bridge at Karian RD 113/550 on NH-154A and Construction of 14 mtr Span Bridge at kalsuin RD 125/400 on NH-154A in the State of Himachal Pradesh.                                                                                                        | Himachal Pradesh |                    0.01 |                 17 | 16-01-24         | 16-07-25                      | 16-07-25                             |                      25 |
|   189 | Installation of crash barriers on various stretches of NH in the state of Himachal Pradesh                                                                                                                                                                                             | Himachal Pradesh |                    0    |                 39 | 08-11-19         | 07-11-20                      | 31-12-24                             |                      70 |
|   190 | Rehabilitation and Upgrading of NH-707 (OLD 72-B) Package - I (Paonta Sahib to Hewna)                                                                                                                                                                                                  | Himachal Pradesh |                   25    |                273 | 08-04-21         | 07-04-23                      | 31-07-24                             |                      97 |
|   191 | Rehabilitation and Upgrading of NH-707 (OLD 72-B) Package - 2 (Hewna to Ashyari)                                                                                                                                                                                                       | Himachal Pradesh |                   25    |                243 | 24-03-21         | 23-03-23                      | 31-08-24                             |                      83 |
|   192 | Rehabilitation and Upgradation to 2- lane/Intermediate lane configuration of Ashyari-Shri Kyari Section (km 50.000 to km 75.000) of NH-707 in the state of Himachal Pradesh under Green National Highways Corridor Project (GNHCP) with the loan assistance of World Bank on EPC mode. | Himachal Pradesh |                   25    |                346 | 24-09-21         | 23-09-23                      | 31-08-24                             |                      81 |

|   SN. | Project Name                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                       | State            |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   193 | Improvement/construction of existing CL-5 Road to NH Intermediate lane specification with hard shoulder from Km 166.000 to 203.77 (net Length 37.770 kms) of NH-505 (Sumdo-Kaza-Gramphoo road ) in the state of Himachal Pradesh on EPC mode under project Deepak, BRO                                                                                                                                                                                                                                             | Himachal Pradesh |                   37.77 |                274 | 10-06-24         | 09-06-27                      | 09-06-27                             |                       0 |
|   194 | Construction of RCC artificial Tunnel with earth/Rubber Cushion after reclaiming the damaged NH-05 from Km 347/250 to 347/510 in the state of Himachal Pradesh. (Sh: - Formation cutting from Km 347/250 to 347/520, C/o R. wall and Edge wall with steel dowels from Km 347/250 to 347/270 and 347/600 to 347/690, C/o Artificial tunnel from Km 347/270 to 347/520, MT work and Thrie Beam Crash Barriers from Km 347/250 to 347/690 and C/o Drain from Km 347/250 to 347/720) in the state of Himachal Pradesh. | Himachal Pradesh |                    0.47 |                 48 | 07-06-24         | 06-12-25                      | 06-12-25                             |                       0 |
|   195 | Repair and rehabilation of 550 mlong 2 lane bridge Yamuna river in km 102/0 on kala Amb Nahan paonta dehradun haridwar road from km 46/0 to 103/0 on NH-72 (NEW NH-07) in the State of Himachal Pradesh                                                                                                                                                                                                                                                                                                            | Himachal Pradesh |                    0.01 |                  2 | 03-10-21         | 02-10-22                      | 31-12-24                             |                      10 |
|   196 | Reconstruction of 6 no bridge on NH-21 A (New NH-105) Pinjore -swarghat in the state of Himachal Pradesh.                                                                                                                                                                                                                                                                                                                                                                                                          | Himachal Pradesh |                    0.01 |                 45 | 21-02-22         | 20-08-23                      | 30-09-24                             |                      80 |

|   SN. | Project Name                                                                                                                                                                                                                                                                                                                                     | State            |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   197 | Improvement of road Safety on NH-70 from Km 58/400 to 114/0 by providing fixing thrie metal beam crash barrier ,Construction of R/wall ,B/wall ,Construction of U-shape drain with edge wall and provding and fixing of sign board ,Rumble Stirip ,solar blinker ,Thermoplastic point and Delineators on NH-70 in the State of Himachal Pradesh. | Himachal Pradesh |                    0.01 |                 35 | 10-12-21         | 09-06-23                      | 31-07-24                             |                      98 |
|   198 | Construction of Retaining walls,Thrie Beam Crash Barriers, Signages from Katori Bangla to Chamba Km 39/0 to 106/0 including rectification of identified black sport on NH- 154A in the state of Himachal Pradesh.                                                                                                                                | Himachal Pradesh |                    0.01 |                 28 | 24-02-22         | 23-11-22                      | 31-07-24                             |                      96 |
|   199 | Widening to 2 lane including road safety works on Paonta-Sahib-Rajban-Shillai- Meenus-Hatkoti road from Km 149/00 to Km 161/715 of NH-72B( NEW NH-707) in the State of Himachal Pradesh                                                                                                                                                          | Himachal Pradesh |                   12.12 |                 94 | 12-05-22         | 11-05-24                      | 31-12-24                             |                      45 |
|   200 | Construction of 180.0 mtr.span bowstring bridge on markanda at Ch.64/630 on NH-72 (NEW NH-07) in the State of Himachal Pradesh on EPC mode.                                                                                                                                                                                                      | Himachal Pradesh |                    0.01 |                 32 | 27-05-22         | 26-05-24                      | 31-12-24                             |                      15 |
|   201 | Widening/Strengthening to two lane Chakki-Banikhet-Chamba-Bharmour road NH154A km 93/0 to 106/0 in the State of Himachal Pradesh                                                                                                                                                                                                                 | Himachal Pradesh |                   13    |                 79 | 18-06-22         | 17-06-24                      | 31-07-24                             |                      75 |

|   SN. | Project Name                                                                                                                                                                                                                                                                                         | State             |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   202 | Rehabilitation and Upgradation to 2-lane configuration of Hamirpur-Karnohal Section (km 141.00 to 181.00) of NH-70 in the State of Himachal Pradesh under Green National Highways Corridor Project (GNHCP) with the loan assistance of World Bank on EPC mode.Package-1                              | Himachal Pradesh  |                   40    |                372 | 22-06-22         | 20-12-24                      | 20-12-24                             |                      68 |
|   203 | Rehabilitation and Upgradation to 2-lane configuration of Kalwahn-Mandi Section (km 208.950 to 250.592) of NH-70 in the State of Himachal Pradesh under Green National Highways Corridor Project (GNHCP) with the loan assistance of World Bank on EPC mode.Package-3                                | Himachal Pradesh  |                   41.64 |                314 | 13-10-22         | 12-04-25                      | 12-04-25                             |                      30 |
|   204 | Widening /improvement of road including road safety items from Km 284/00 to 286/00 in the State of Himachal Pradesh.                                                                                                                                                                                 | Himachal Pradesh  |                    2    |                  4 | 15-09-22         | 14-03-23                      | 31-07-24                             |                      95 |
|   205 | Strengthening on NH-22 (New NH-05) om Kalka -Shimla Wangtoo road from Km 208/700 to 214/500 to 236/00 in the State of Himachal Pradesh.                                                                                                                                                              | Himachal Pradesh  |                   17.8  |                 22 | 12-10-22         | 11-04-23                      | 31-07-24                             |                      93 |
|   206 | Construction of 2 no.Bridges at RD 78.450 and 79/550 on NH-154A in the State of Himachal Pradesh.                                                                                                                                                                                                    | Himachal Pradesh  |                    0.01 |                  9 | 28-11-22         | 27-05-24                      | 31-07-24                             |                      85 |
|   207 | Design & Construction of Kulgam Bypass on NH-444 taking off from existing chainage km 61+650 at km 73+100 of existing chainage (Design Chainage km 53+600 to km 62+350) as 2 lane without paved shoulder in the UT of Jammu & Kashmir on EPC mode under NH(O) (Job no â€' NH- 444-J&K-2021-2022-109) | Jammu and Kashmir |                    8.75 |                 78 | 01-03-24         | 28-02-26                      | 28-02-26                             |                      20 |

|   SN. | Project Name                                                                                                                                                                                                                                                                                                                                                                                      | State             |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   208 | Design & Construction of Pulawama Bypass on NH-444 taking off from existing chainage km 17.400 and rejoining at km 22.550 of existing chainage (Design Chainage km 9+450 to km 14+300) as 2 lane without paved shoulder in the UT of Jammu & Kashmir on EPC mode under NH(O) (Job no â€' NH-444-J&K-2021-2022-108)                                                                                | Jammu and Kashmir |                    4.85 |                 23 | 24-11-23         | 23-05-25                      | 23-05-25                             |                      25 |
|   209 | Reconstruction and widening to 2 lane with paved shoulder from existing chainage km 102+000 to km 134+950 (Design chainage km 90+150 to km 116+980 including construction of Naushera Tunnel (Total length of tunnel 0.700 km) under 31 TF on Akhnoor-Poonch road (NH-144A) in the UT of Jammu & Kashmir under Project Sampark (BRO) on EPC mode (Package-V) (Job no â€' NH-144A-J&K-2020-21-104) | Jammu and Kashmir |                   26.83 |                642 | 19-07-22         | 18-07-24                      | 31-12-24                             |                      82 |
|   210 | Rehabilitation and upgradation to 2 lane with paved shoulder from existing chainage Km 30.000 to Km 49.150 (design chainage Km 30.000 to Km 46.450) including Kandi Tunnel under 31 BRTF on Akhnoor-Poonch Road (NH-144A) Under Project Sampark in the UT of Jammu & Kashmir EPC mode(Package-I) (Job no NH-144A-J&K- 2020-21-83).                                                                | Jammu and Kashmir |                   16.45 |                272 | 29-11-22         | 28-11-24                      | 28-11-24                             |                      77 |

|   SN. | Project Name                                                                                                                                                                                                                                                                                                                                                                                     | State             |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   211 | Rehabilitation and up-gradation to 2 lane with paved shoulder from existing chainage km 134+950 to km 166+100 (Design chainage km 116+980 to km 146+700 under 31 TF on Akhnoor-Poonch road (NH-144A) in the UT of Jammu & Kashmir under Project Sampark (BRO) on EPC mode (Package-VI) (Job no â€' NH-144A-J&K- 2021-22-106)                                                                     | Jammu and Kashmir |                   29.72 |                395 | 28-07-22         | 27-07-24                      | 19-03-25                             |                      50 |
|   212 | Rehabilitation and up-gradation to 2 lane with paved shoulder from existing chainage km 49+150 to km 64+535 (Design chainage km 46.450 to km 55.800) including construction of Sungal Tunnel (Total length of Tunnel 2.79 km) under 13 TF on Akhnoor-Poonch road (NH-144A) under Project Sampark (BRO) in the UT of Jammu & Kashmir on EPC mode (Package-II) (Job no â€' NH-144A-J&K-2019-20-78) | Jammu and Kashmir |                    9.35 |                797 | 21-08-21         | 20-08-24                      | 20-12-24                             |                      73 |
|   213 | Rehabilitation and up-gradation to 2 lane with paved shoulder from existing chainage km 64+535 to km 85+385 (Design chainage km 55+800 to km 74+350) under 13 TF on Akhnoor-Poonch road (NH-144A) under Project Sampark (BRO) in the UT of Jammu & Kashmir on EPC mode (Package-III) (Job no â€' NH-144A-J&K-2019-20-79                                                                          | Jammu and Kashmir |                   18.55 |                153 | 29-09-21         | 28-09-23                      | 31-12-24                             |                      75 |

|   SN. | Project Name                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                      | State             |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   214 | Construction of flyover at Sanatnagar Junction including its approaches, the length of the flyover including approaches is 0.850 Km i.e. section Km 292+950 to Km 293+800 of NH-44 at Srinagar in the Union Territory of Jammu & Kashmir on EPC Mode.(Job no â€' NH-44-J&K-2022-23-112)                                                                                                                                                                                                                           | Jammu and Kashmir |                    0.85 |                 45 | 30-05-23         | 29-05-24                      | 31-12-24                             |                      46 |
|   215 | Strengthening/widening of NH-501 Khanabal â€' Pahalgam road from km 0.000 to km 19.050 and km 47.000 to km 49.500 in the UT of J&K on EPC Mode (Job no â€' NH-501-J&K-2022-23-115)                                                                                                                                                                                                                                                                                                                                | Jammu and Kashmir |                   21.55 |                 41 | 30-05-23         | 29-05-24                      | 30-09-24                             |                      96 |
|   216 | Construction of 4 lane with paved shoulder from Existing Ch. 14+200 to 24+320 (Design Ch. 14+200 to 24+400), Ch. 33+760 to 42+780 (Design Ch. 35+300 to 44+294) & Ch. 43+440 to 47+020 (Design Ch. 44+958 to 48+500) Delina Flyover ( including construction of flyover length 1.704 km) of total length 22.736 kms in AOR of 760 BRTF on road SRINAGAR â€'BARAMULA â€' URI (NH-01) in the UT of Jammu & Kashmir under project BEACON, Border Roads Organization (BRO) ) (Package-I)(Job No NH-1-J&K-2022-23-110) | Jammu and Kashmir |                   22.74 |                823 | 25-08-23         | 24-08-25                      | 24-08-25                             |                      20 |
|   217 | Strengthening of existing 2-Lane Road from Km 24.00 to 41.00 of NH-144 of Domail - Katra -Reasi -Bhambla road in District Reasi in UT of Jammu & Kashmir on EPC mode (Package-I)(Job No NH-144-J&K-2022-23- 116)                                                                                                                                                                                                                                                                                                  | Jammu and Kashmir |                   16.75 |                 29 | 21-09-23         | 20-03-24                      | 31-08-24                             |                      92 |

|   SN. | Project Name                                                                                                                                                                                                                                                                                                                                             | State             |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   218 | Rehabilitation of 2.5 Km long Jawahar Tunnel (Twin tube single lane Tunnel) on NH-44 in the UT of Jammu & Kashmir. (Job No. NH-44-J&K-2019-2020-72)                                                                                                                                                                                                      | Jammu and Kashmir |                    2.5  |                 93 | 18-07-23         | 13-11-24                      | 30-11-24                             |                      80 |
|   219 | Construction of 4-lane Flyover including approaches and service road at Sangrama Chowk from existing km 42+780 to km 43+440 (design km 44+294 to km 44+958) on Srinagar â€' Baramulla â€' Uri road (NH-1) under 760 TF in the UT of Jammu & Kashmir under Project Beacon (Package - 1C) , BRO on EPC mode. (Job No NH-1-J&K- 2020-21-100)                | Jammu and Kashmir |                    0.66 |                 48 | 27-08-22         | 26-02-24                      | 31-10-24                             |                      60 |
|   220 | Rehabilitation and upgradation to 2 lane with paved shoulder from existing chainage Km 192.98 to Km 229.730 (design chainage Km 162.800 to Km 198.18) under 31 BRTF on Akhnoor-Poonch Road (NH-144A) in the UT of Jammu and Kashmir under Project Sampark Border Roads Organisation (BRO) on EPC Mode (Package-VIII) (Job No NH- 144A-J&K-2022-2023-111) | Jammu and Kashmir |                   35.4  |                562 | 05-01-24         | 04-01-26                      | 04-01-26                             |                       4 |
|   221 | Construction of service road (5.5 mwidth) along NH-44 bypass (Both Sides) from km 1.900 to km 4.500 & km 11.900 to km 17.800 (except km 13.145 to km 14.027, bemina flyover) [length 15.236 km] and renewal coat on main existing carriageway (4 lane) from km 4.500 to km 11.500 in UT of Jammu & Kashmir on EPC Mode (Job no â€' NH-44-J&K-2020-21-98) | Jammu and Kashmir |                   22.24 |                 38 | 04-08-21         | 03-02-23                      | 31-08-24                             |                      85 |

|   SN. | Project Name                                                                                                                                                                                                                     | State             |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   222 | Strengthening of NH-444 from Km 186.61 to Km 220.700, under project beacon in UT of J&K on EPC Mode.                                                                                                                             | Jammu and Kashmir |                   30.9  |                 36 | 10-05-24         | 09-05-25                      |                                      |                      50 |
|   223 | Strengthening of NH-501 from km 49+500 to km 63+500 Pahalgam to Chandanwari (length 14 km) in the UT of Jammu & Kashmir on EPC Mode (Job no â€' NH-501- J&K-2020-21-105)                                                         | Jammu and Kashmir |                   14    |                 21 | 18-03-22         | 17-09-23                      | 31-08-24                             |                      99 |
|   224 | Construction of flyover at Bemina Junction (length 0.882 km from km 299.145 to km 300.027) including its approaches on NH-44 at Srinagar in the UT of Jammu & Kashmir on EPC Mode (Job no â€' NH-44-J&K-2020- 21-101)            | Jammu and Kashmir |                    0.88 |                 37 | 12-03-22         | 11-03-23                      | 31-07-24                             |                      97 |
|   225 | Construction of flyover at Nowgam Junction (length 0.85 km from km 290+725 to km 291+575) including its approaches on NH- 44 at Srinagar in the Union Territory of Jammu & Kashmir on EPC mode (Job no â€' NH-44-J&K-2020-21-99) | Jammu and Kashmir |                    0.85 |                 49 | 09-03-22         | 08-03-23                      | 31-07-24                             |                      95 |
|   226 | One time Improvement from km 27.80 to km 41.30 of NH-522 in the State of Jharkhand on EPC mode.                                                                                                                                  | Jharkhand         |                   13.5  |                 20 | 03-07-24         | 02-04-25                      | 02-04-25                             |                       0 |
|   227 | Widening & Strengthening to Two Lane with Paved Shoulder/Two Lane+ Paved Shoulder with service road from Km 98+000 to Km 176+310 of NH-320G in the State of Jharkhand under EPC Mode                                             | Jharkhand         |                   78.31 |                514 | 25-08-23         | 24-08-25                      | 24-08-25                             |                       0 |
|   228 | Widening and reconstruction from km 10.900 to km 25.00 of NH-133                                                                                                                                                                 | Jharkhand         |                   14.86 |                 67 | 01-11-22         | 30-09-23                      | 31-08-24                             |                      99 |
|   229 | Widening and Strengthening of Road work and reconstruction of culverts in km 31 to                                                                                                                                               | Jharkhand         |                   31    |                109 | 27-01-17         | 26-01-19                      | 31-07-24                             |                      89 |

| SN.   | Project Name                                                                                                                                                                                                                    | State     | Total Length (in km.)   | TPC/TCC (in cr.)   | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   | Physical Progress (%)   |
|-------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|       | 61 (Chainage km 30 to 60.50) of NH-99                                                                                                                                                                                           |           |                         |                    |                  |                               |                                      |                         |
| 230   | Widening and Strengthening work in Km 141 to 184 of NH-114A                                                                                                                                                                     | Jharkhand | 44.00                   | 196                | 13-09-19         | 12-09-21                      | 31-12-24                             | 90                      |
| 231   | Widening and Reconstruction to 4-lane/4- lane with service road including structures from Pokharia More at Km 47.600 (Ex. Km 50.230) to Govindpur at km 62.949 (Ex. Km 65.325) of Nh-419 in the State of Jharkhand on EPC mode. | Jharkhand | 15.66                   | 300                | 04-01-24         | 03-01-26                      | 03-01-26                             | 0                       |
| 232   | Construction of High Level Golpahari Bridge at Km. 40.766 with approaches (Design Chainages from Km. 39.700 to Km. 41.500) on NH-419 in the State of Jharkhand on EPC Mode.                                                     | Jharkhand | 1.80                    | 58                 | 16-08-23         | 15-02-25                      | 15-02-25                             | 0                       |
| 233   | Widening and Strengthening/ Reconstruction to 2-lane with paved shoulder from Km 12.40(Godda) to Km 30.400 (Design Chainange Km 30.535)(Sunderpahari) of NH-333A in the State of Jharkhand on EPC mode.                         | Jharkhand | 18.14                   | 99                 | 29-08-23         | 28-07-24                      | 15-09-24                             | 73                      |
| 234   | Widening to two lane with paved shoulders and geometric improvement from km 60.50 (Lamta) to km 79.00 (Gonia) of NH-99 (Chatra Bypass)                                                                                          | Jharkhand | 18.50                   | 98                 | 19-12-23         | 18-11-24                      | 18-11-24                             | 11                      |
| 235   | Widening to 2-lane with paved shoulder from km 0.00 to 44.00 (Kuru-Ghaghra section) of NH-143A including re- construction of culverts and bridges.                                                                              | Jharkhand | 44.00                   | 153                | 19-08-21         | 08-08-23                      | 30-11-24                             | 82                      |
| 236   | construction of balance work of bypass around Gumla town connecting NH 78 and NH 23 in the State of Jharkhand on EPC                                                                                                            | Jharkhand | 12.84                   | 96                 | 27-06-24         | 26-06-25                      | 26-06-25                             | 0                       |

| SN.   | Project Name                                                                                                                                                                                                                             | State     | Total Length (in km.)   | TPC/TCC (in cr.)   | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   | Physical Progress (%)   |
|-------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|       | mode                                                                                                                                                                                                                                     |           |                         |                    |                  |                               |                                      |                         |
| 237   | Rehabilitation of Birsa Bridge at Km. 39.90 on NH-218 in the State of Jharkhand in the Year 2023-24.                                                                                                                                     | Jharkhand | 0.38                    | 5                  | 15-03-24         | 14-09-24                      | 14-09-24                             | 60                      |
| 238   | Construction of ROB at km 204 of NH-114A at Patharia (LC No. 4SPL/E).                                                                                                                                                                    | Jharkhand | 0.01                    | 52                 | 25-01-22         | 24-01-24                      | 31-12-24                             | 70                      |
| 239   | Widening & Strengthening of road to 2-lane with earthen shoulders in Km 36.100 to Km 60.600 (Dumri-Kurud More) of NH-143B on EPC mode in the State of Jharkhand.                                                                         | Jharkhand | 24.50                   | 82                 | 14-02-22         | 13-08-23                      | 31-12-24                             | 65                      |
| 240   | Construction of bridges at 8th km of NH- 220 in the state of Jharkhand                                                                                                                                                                   | Jharkhand | 0.01                    | 23                 | 20-05-22         | 19-05-24                      | 31-07-24                             | 43                      |
| 241   | Construction of bridges at 23rd km, 33rdkm, 35thkm& 41th km of NH-220 in the state of Jharkhand                                                                                                                                          | Jharkhand | 0.01                    | 19                 | 20-05-22         | 19-04-23                      | 31-08-24                             | 30                      |
| 242   | Construction of byepass around Lohardaga town of NH-143A in the Sate of Jharkhand under EPC mode.                                                                                                                                        | Jharkhand | 19.89                   | 459                | 06-01-24         | 05-01-26                      | 05-01-26                             | 0                       |
| 243   | Widening and Strengthening of existing paveemnt to two lane with paved shoulders from km 116.00 to km 176.355 of NH-75E in the State of Jharkhand on EPC mode.                                                                           | Jharkhand | 54.93                   | 315                | 17-01-23         | 16-07-24                      | 31-12-24                             | 55                      |
| 244   | "Widening to 2 Lane Paved Shoulders from Km 184.70 to Km 198.92 (Venkateshwara Camp to Dadesugur Camp Section) on NH- 150A in the State of Karnataka in EPC mode under NH(O) Annual Plan 2022-23 150A- KNT-2022-23-985 dated 22/03/2023" | Karnataka | 13.00                   | 142                | 03-05-24         | 02-05-26                      | 02-05-26                             | 0                       |

|   SN. | Project Name                                                                                                                                                                                                                                                                        | State     |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   245 | "Construction of 2-Lane ROB in lieu of LC - 110E at existing Km 340+640 (Sudha Cross in Ballari City Limits) on Old NH-63 (New NH-67) on Hosapete to Ballari Section in the state of Karnataka on EPC mode under NH(O) Annual Plan 2022-23 NH-67-KNT- 2022-23-990 dated 27.03.2023" | Karnataka |                    1.5  |                103 | 04-07-24         | 03-07-26                      | 03-07-26                             |                       0 |
|   246 | Construction of Shikaripura bypass from existing Km. 146.150 to existing Km. 154.0 (design chainage from Km. 0.00 to Km. 6.576) of NH-766C in the State of Karnataka under NH(O) on EPC mode(Job No. NH- 766C-KNT-2022-23-958)                                                      | Karnataka |                    6.58 |                 66 | 27-09-23         | 26-03-25                      | 30-10-25                             |                      24 |
|   247 | Bijapur-Hubli section Km.106.00 to153.00                                                                                                                                                                                                                                            | Karnataka |                   47    |                166 | 01-01-16         | 31-12-17                      | 31-08-24                             |                      99 |
|   248 | Improvements and Reconstruction to Two lane with Paved Shoulders from Km. 243.200 to Km. 290.200 of NH-234 Huliyar to Sira Section in the State of Karnataka on EPC Mode                                                                                                            | Karnataka |                   47    |                268 | 14-02-17         | 13-02-19                      | 31-08-24                             |                      90 |
|   249 | Construction of Bypass to Naragund Town NH-52 (Old NH-218) (existing CH from Km.133.040 to 140.843) Design CH. 0.0 to 7.30 Bijapur-Hubli Section in the State of Karnataka on EPC mode (Job No.NH-52- KNT-2022-23-963)                                                              | Karnataka |                    7.3  |                127 | 20-12-23         | 19-06-25                      | 19-06-25                             |                       7 |
|   250 | One time improvements of Gauribidanur town bypassed stretch of NH-69 in the State of Karnataka (Job No. NH-69-KNT- 2022-23-962)                                                                                                                                                     | Karnataka |                    6.55 |                 83 | 31-08-23         | 28-03-25                      | 30-06-25                             |                      15 |

|   SN. | Project Name                                                                                                                                                                                                                                                                    | State     |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   251 | Realignment of road from Km 35.935 to 39.255 (Chowdapur village) Km 58.220 to Km 62.290 (Afzalpur town) and Km 70.125 to Km 72.920 (Ballurgi village) of NH-150E with 2 lane paved shoulders in the State of Karnataka under NH(O) on EPC mode (Job No.NH-150E-KNT-2022-23-961) | Karnataka |                    7.73 |                125 | 16-12-23         | 15-06-25                      |                                      |                      35 |
|   252 | Widening of existing road to 2 lane with paved Shoulders from Km 115.00 to Km 123.80 of NH-169 on Shivamogga - Mangalore Section in the State of Karnataka on EPC mode (Job No.NH-169- KNT-2022-23                                                                              | Karnataka |                    8.8  |                 94 | 31-05-23         | 30-11-24                      | 31-05-25                             |                      30 |
|   253 | Banapur ROB-Banapur ROB                                                                                                                                                                                                                                                         | Karnataka |                    0    |                 59 | 15-01-21         | 19-07-22                      | 30-11-24                             |                      75 |
|   254 | Construction of 4 lane ROB and its approaches in lieu of existing level crossing 75 at Km.15 on NH 218 in Karnataka                                                                                                                                                             | Karnataka |                    1.51 |                 58 | 01-03-21         | 28-02-23                      | 15-01-25                             |                      80 |
|   255 | Construction of Major Bridge at Km.180.865 across river Krishna on NH 167 Hagari Jadcherla section                                                                                                                                                                              | Karnataka |                    2.12 |                157 | 07-05-19         | 06-11-21                      | 31-10-25                             |                      60 |
|   256 | Estimate for the work relating to construction of four lane Ds.Ch.76.040(ex.Km.77) to Ds.Ch.85.200(ex.Km.87) from parkala to Malpe section of NH-169A in the State of Karnataka. (JOB No. NH-169A-KNT-2017- 18-891 )                                                            | Karnataka |                    9    |                 98 | 29-10-18         | 28-10-20                      | 31-12-24                             |                      93 |
|   257 | Widening to 2 Lane with Paved Shoulders from design Km 103.200 (Existing Km 103.200) to design Km 116.700 (Existing Km 118.470) on AP/KNT Border to Sira Section of NH-544E in the State of Karnatakaon EPC                                                                     | Karnataka |                   13.53 |                167 | 11-03-24         | 09-09-25                      |                                      |                       0 |

| SN.   | Project Name                                                                                                                                                                                                                                                                                    | State     | Total Length (in km.)   | TPC/TCC (in cr.)   | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   | Physical Progress (%)   |
|-------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|       | mode under Annual plan 2022-23                                                                                                                                                                                                                                                                  |           |                         |                    |                  |                               |                                      |                         |
| 258   | "Construction of 2 Lane with paved shoulder from km 55.6 to km 90.7 (existing chainages) of NH-766C (complete Realignment of 13.76 km) with 2 major Bridges across Sharavathi Backwaters on EPC mode under Annual Plan 2022-23 in the state of Karnataka NH-766C-KNT-2022- 23 dated 14.10.2022" | Karnataka | 13.00                   | 314                | 12-02-24         | 12-02-26                      |                                      | 0                       |
| 259   | Construction of Major Bridge Across Sharavathi Backwaters and approches between Ambargodu and Kalasavalli Near Sigandhur in Sagar Taluk on NH 369E in the State of Karnataka on EPC mode.(Job No. NH-369E-KNT-2018-19-895) dated: 06.03.2019.                                                   | Karnataka | 2.44                    | 423                | 12-12-19         | 10-12-22                      | 24-11-24                             | 82                      |
| 260   | Balance work of contsruction of two/four lane with paved shoulder from Km. 54.370 to Km. 101.400 (Bidar to Humnabad section) of NH-50 in the state of Karnataka on EPC mode                                                                                                                     | Karnataka | 47.03                   | 345                | 18-03-21         | 17-03-23                      | 15-08-24                             | 91                      |
| 261   | Construction of Elevated corridor from Km. 135.650 to 136.300 on 63, from Km. 249 to Km. 250.050 on old NH-4 and from Km. 192.910 to Km. 193.350 on NH-218 from decongestion of traffic in Ranichennamma circle in Hubli city in the state of Karnataka on EPC basis                            | Karnataka | 3.60                    | 298                | 04-06-21         | 04-06-24                      | 30-06-25                             | 52                      |

|   SN. | Project Name                                                                                                                                                                                                                                             | State     |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   262 | Construction of Gauribidanur Bypass from 362.4 to 368.4 (excluding RUB from Km 364.360 to 365.670) to two lane with paved shoulder on NH-234 (New no69) in the state of Karnataka on EPC mode basis contract                                             | Karnataka |                    6.1  |                 41 | 24-05-22         | 23-11-23                      | 30-06-25                             |                      25 |
|   263 | Widening to 2 lane with paved shoulders from design Km. 199.200 to design Km. 214.880 of (Ibrampura to Tekkalkote) of NH-150A Jewargi-Chamrajnagar section in the state of Karnataka on EPC basis contract                                               | Karnataka |                   15.68 |                119 | 09-01-22         | 08-07-23                      | 31-07-25                             |                      15 |
|   264 | Construction of 2 lae composite ROB at Km. 525 (Ds Ch) of NH-13 Chitradurga Shimoga Section in Lieu of LC no 46 (Railway chainage Km. 60/830) on EPC mode in the state of Karnataka                                                                      | Karnataka |                    0.01 |                 44 | 06-10-21         | 05-10-23                      | 30-11-24                             |                      92 |
|   265 | Widening of Major Bridge at Ch 171.601 (Existing chainage 172.310) on NH- 150A (Jewaragi - Chamarajnagar Section) on EPC mode in the State of Karnataka. (Job No.NH-150A-KNT-2020-21-913)                                                                | Karnataka |                    0.5  |                 22 | 22-11-21         | 21-11-23                      | 20-11-24                             |                      93 |
|   266 | "Widening to 2L+PS from Km 71.00 to 104.00 (Existing chainages) (Sarjapur to Pattadkallu) on Bhanapur to Gaddanakeri section NH-367 in the State of Karnataka under NH(O) on EPC mode under Annual Plan 2022-23 NH-367-KNT-2022-23-972 dated 08.02.2023" | Karnataka |                   26    |                446 | 16-03-24         | 15-03-26                      |                                      |                      10 |

|   SN. | Project Name                                                                                                                                                                                                                                                                | State     |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   267 | "Widening to Four Lane from Km 0+000 to Km 2+480 on NH-169 (Old NH-13 from km 530+700 to 533.180 ) of Shimoga - Mangalore Section in the state of Karnataka' NH-169-KNT-2022-23-970 dated 09.01.2023"                                                                       | Karnataka |                    2.5  |                 40 | 14-03-24         | 13-03-25                      |                                      |                       0 |
|   268 | Widining from Existing intermidiate lane to Four lane in Sringeri Town limits from ch 110.00 to ch 115.00 (old ch 640.00 to 645.00) of NH-169 (old NH-13) of shimoga- Mangalore section on EPC mode in the state of Karnataka((Job No.NH-169-KNT- 2019-20-918)â€GLYPH<157>. | Karnataka |                    5    |                 87 | 13-12-21         | 12-12-23                      | 16-12-24                             |                      69 |
|   269 | ''Widening to Four Lane Divided Carriageway from Km 278.00 to Km 286.40 in Sagar Town limits on Tumkur-Honnavara Section of NH-206 (new NH-69) in the state of Karnataka on EPC modeâ€GLYPH<157>                                                                            | Karnataka |                    8.4  |                 77 | 03-01-22         | 02-01-23                      | 01-02-25                             |                      59 |
|   270 | Providing Permanent restroration to valley side slips occurred during monsoon of 2018-19 from Km237.00 to 263.00 (Shiradi Ghat) of NH 75. Bangalore-Mangalore section on Engineering Procurment & Construction (EPC) mode.                                                  | Karnataka |                    0.59 |                 37 | 25-01-22         | 16-07-23                      | 31-08-24                             |                      89 |
|   271 | Balance work of Construction of Two/Four lane with paved shoulder from Km 422.000 to 523.600 ( Chitradurga to Shivamogga ) of NH-13 in the state of Kanataka on EPC mode.                                                                                                   | Karnataka |                  101.6  |                517 | 31-12-21         | 30-06-24                      | 31-12-24                             |                      70 |

|   SN. | Project Name                                                                                                                                                                                                                                                             | State     |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   272 | Construction of Two lane with paved shoulder from Km.0 to Km. 80 on NH 548B (Vijayapura-Sankeswar section) in the state of Karnataka on Hybrid Annuity Mode (HAM) Basis Contract                                                                                         | Karnataka |                   79.7  |                767 | 14-10-22         | 13-10-24                      | 13-10-24                             |                      75 |
|   273 | Construction of 6 lane with service road RUB at Km. 5.46, Km. 7.06, Km 7.86 and Km. 28.585 of Nh- 275K (Mysore Ring Road) on EPC mode in the State of Karnataka                                                                                                          | Karnataka |                    1.1  |                 85 | 30-06-22         | 29-06-24                      | 30-06-25                             |                      25 |
|   274 | Widening of existing road to 2 lane/ 4 lane from Km 98.450 to Km 100.120 along with widening of existing Major Bridge near Manik Nagar at Km 99.225 of NH-50 (Bidar - Humnabad Section) as one time improvement in the State of Karnataka(Job No. NH-50-KNT-2021-22-947) | Karnataka |                    1.67 |                 17 | 07-11-22         | 06-11-23                      | 31-05-24                             |                      69 |
|   275 | Widening to 2 lane with paved shoulder from Km. 103.225 (Pattadakal) to Km. 133.00 (Shirur cross) of NH-367 in the state of Karnataka on EPC Mode.(Job No. NH- 367-KNT-2021-22-934)                                                                                      | Karnataka |                   26.08 |                264 | 28-11-22         | 27-05-24                      | 27-05-24                             |                       0 |
|   276 | Widening to 4 lane from Km. 133.00 to 158.04 (design Chainage Km. 130.88 to 155.145) (Shirur Cross to Gaddankeri) of NH-367 in the State of Karnataka on EPC mode. (Job No. NH-367-KNT-2021-22-930)                                                                      | Karnataka |                   24.27 |                351 | 18-01-23         | 17-01-25                      | 17-01-25                             |                      56 |
|   277 | Widening to two lane with paved shoulders from Km. 33.13 to Km. 40.23 and Km. 52.00 to Km. 71.00 (existing chainages) of Bhanapur - Gaddankeri section of NH-367 in the state of Karnataka on EPC mode.(Job no. NH-367-KNT-2021-22-935)                                  | Karnataka |                   25.07 |                173 | 03-09-22         | 03-03-24                      | 02-01-25                             |                      65 |

|   SN. | Project Name                                                                                                                                                                                                                                                                                                    | State     |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   278 | Construction of 4 lane ROB at Km. 22.80 and 2L Major Bridge at Km. 24.60 on Nh- 150 across Kagina River including approaches from Km. 22.60 to Km. 25.17 of Nh-150 in Kalaburagi district in the State of Karnatakaa on EPC mode.(Job no. NH-150- KNT-2021-22-940)                                              | Karnataka |                    2.57 |                 65 | 19-10-22         | 18-10-24                      | 30-08-24                             |                      93 |
|   279 | Widening to 2-Lane with Paved Shoulder from Design Km. 410.600 (Existing Km. 413.740) to Design Km. 441.900 (Existing Km. 447.610) of Hiriyur - Huliyar Section of NH-150A in the State of Karnataka on EPC Mode. (Job no. NH-150A-KNT-2021-22-936)                                                             | Karnataka |                   31.3  |                140 | 12-10-22         | 11-04-24                      | 31-12-24                             |                      78 |
|   280 | Widening to two lane with paved shoulders from Km 0.00 (Siddapur) to Km 11.627 (Vijayapura) of NH-561A in the state of Karnataka on EPC Mode under Annual Plan 2012-22                                                                                                                                          | Karnataka |                   11.63 |                 90 | 06-02-23         | 05-08-24                      | 31-12-24                             |                      59 |
|   281 | Widening to intermediate/two lane to 2 lane with paved shoulder from Existing chanagesKm 112.750 to 142.00 (Liingasur to Mudabal cross) & from Km. 147.070 to Km. 149.070 (Maski city limit) of Jewargi Chamrajnagar setion of NH-150A in the state of Karnataka on EPC mode. (Job No. NH-150A-KNT-2021-22-951) | Karnataka |                   30.94 |                256 | 18-01-23         | 17-07-24                      | 17-07-24                             |                      78 |
|   282 | Widening to 2-Lane with Paved Shoulders from Km 116.800 to 149.070(Design Changes) on Hosadurga - Holalkere Section of NH-173 in the State of Karnataka on EPC mode under Annual Plan 2021-22 (Job no. NH-173-KNT-2021-22-946)                                                                                  | Karnataka |                   31.72 |                170 | 25-08-22         | 24-02-24                      | 31-12-24                             |                      72 |

|   SN. | Project Name                                                                                                                                                                                                                                                  | State     |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   283 | Widening to existing 2 lane with paved Shoulder from Km 15.980 (Megaravalli) to Km 30.750 (Agumbe) of NH-169A on Thirthahalli - Malpe section in the state of Karnataka on EPC mode under Annual Plan 2021-22 to 2028-29 - (Job No. NH-169A- KNT-2021-22-948) | Karnataka |                   14.77 |                 96 | 19-12-22         | 18-02-24                      | 31-03-25                             |                      51 |
|   284 | Widening Two lane with Paved shoulder from Km 494.450 to Km 505.500 of NH-234 (Mulbagal to AP Border) in the State of Karnataka under Annual Plan 2021-22 under EPC Mode-( Job No: NH-234-KNT- 2021-22-931)                                                   | Karnataka |                   11.09 |                 98 | 15-09-23         | 15-03-25                      | 31-12-25                             |                       0 |
|   285 | Providing road safety measures and Curve improvenments work from Km. 53.775 to Km. 55.060 at Bharatipura Near Thirthalli of NH-169 on Shimoga-Mangalore section in the State of Karnataka on EPC mode. (Job No. NH-169-KNT-2021-22-955)                       | Karnataka |                    0.01 |                 57 | 26-12-22         | 23-02-24                      | 30-10-24                             |                      80 |
|   286 | Widening to 2 lanes with paved shoulders from Km 24.400 to 27.270, 40.500 to 41.900, 84.300 to 88.200, 105.250 to 112.710, 161.550 to 166.350, 174.120 to 176.120 and 186.550 to 191.900 of NH 766C in the State of Karnataka on EPC mode.                    | Karnataka |                   27.78 |                219 | 30-11-22         | 30-11-24                      |                                      |                      95 |
|   287 | Widening to existing 2 lane with paved Shoulder to 4 Lane with paved shoulder from design Km 153.00 to 168.27 (Mala Gate to Karkala) of NH -169 on Shimoga - Mangalore section in the state of Karnataka on EPC mode under Annula Plan 2021-22                | Karnataka |                   15.27 |                178 | 14-02-23         | 13-02-25                      |                                      |                      47 |

| SN.   | Project Name                                                                                                                                                                                                                                                          | State          | Total Length (in km.)   | TPC/TCC (in cr.)   | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   | Physical Progress (%)   |
|-------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|       | (Job No. NH-169-KNT-2021-22-949)â€GLYPH<157>                                                                                                                                                                                                                          |                |                         |                    |                  |                               |                                      |                         |
| 288   | Balance work of Rehabilitation and upgrading to 2lane/2lane with paved shoulder configuration and strengthening from from Km 343.80 to 400.33 of Gowribidanur-Chik Ballapur section in the state of Karnataka Under Annual Plan 2021- 22 under EPC Mode.-952          | Karnataka      | 51.50                   | 398                | 24-02-23         | 23-02-25                      | 23-02-25                             | 50                      |
| 289   | Widening to 4 lane from Km 51.60 to 76.20 (Hebri to Parkala) and from Km 85.20 to 88.90 (Karavali junction to Malpe) of Thirthahalli-Udupi-Malpe Section of NH- 169A in the State of Karnataka on EPC Mode under Annual plan 2021-22 (Job No. NH-169A-KNT-2021-22-927 | Karnataka      | 28.30                   | 356                | 26-12-22         | 06-10-24                      | 31-12-24                             | 60                      |
| 290   | Widening to two lane with paved Shoulders from Km 40.00 to Km 75.00 (Existing chainages) of Mangalore - Tumkur section of NH-73 in the State of Karnataka on EPC Mode under Annual Plan 2021-22 (Job No NH-73-KNT-2021-22-945)                                        | Karnataka      | 33.10                   | 719                | 27-03-23         | 26-03-25                      | 31-10-25                             | 23                      |
| 291   | Upgradation of Dindori-Sagartola- kabichabutra (MP-CG border) section of NH -45 from km 0+00(Design) to km 77.00 (Design) to Two lane with paved shoulder configration along with one time improvement in 04 nos. of bypaased built-                                  | Madhya Pradesh | 77.00                   | 329                | 19-09-23         | 18-09-25                      | 18-09-25                             | 24                      |

| SN.   | Project Name                                                                                                                                                                                                                                                                                                                                                             | State          | Total Length (in km.)   | TPC/TCC (in cr.)   | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   | Physical Progress (%)   |
|-------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|       | up areas in a total length of 9.1 km in the state of Madhya Pradesh on EPC mode.                                                                                                                                                                                                                                                                                         |                |                         |                    |                  |                               |                                      |                         |
| 292   | Rehabilitation & Upgradation of Kurwaiâ€'Mungaoliâ€'Chanderi Road section of NH-346, from Design Chainge 0.000 to 81.300 Km (Total length 83.1 km) to Two lane with paved shoulder configuration along with One time improvement in 07 nos of bypassed built- up areas in a total length of 22.615 km in the state of Madhya Pradesh on EPC mode.                        | Madhya Pradesh | 81.30                   | 386                | 03-02-23         | 03-02-25                      |                                      | 20                      |
| 293   | Upgradation of Nasrullagani-Rehti-Budhni Scction to 2-lane with paved shoulder from Km 0+150 to Km 50+500 of NH-146B in the state of Madhya Pradesh on EPC mode.                                                                                                                                                                                                         | Madhya Pradesh | 47.30                   | 305                | 25-04-23         | 25-10-24                      | 31-03-25                             | 17                      |
| 294   | Rehabilitation & Upgradation to 2-lane with Paved shoulder configuration of Jirapur- Susner-MP-RJ Border Road (From Km 0+000 to Km 40+400, excluding 1.1Km length from Km 26.400 to Km 27.500) & including Jirapur Bypass of Length 6.800Km (from km 22.800 to 29.600) [Total design length-46.100 Km], section of NH-7528 in the State of Madhya Pradesh under EPC mode | Madhya Pradesh | 46.10                   | 240                | 04-09-23         | 04-03-25                      | 04-03-25                             | 51                      |

|   SN. | Project Name                                                                                                                                                                                                                       | State          |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   295 | Upgradation & widening of Jharkheda- Berasia - Dholkhedi from design km 0+000 to km 87+900 (Design length 87.90km) of NH-346 (including 3 nos. bypasses of 13.10 Km) in the State of Madhya Pradesh under EPC mode.                | Madhya Pradesh |                   87.9  |                365 | 19-05-23         | 19-05-25                      |                                      |                      64 |
|   296 | Rehabilitation and upgradation Umaria to Shahdol section of NH-78 from Existing Km. 68/4 to Km. 142/2 to 2L+PS including construction of Birshinghpur and Shahdol Bypass on EPC mode under NHDP-IVA                                | Madhya Pradesh |                   73.1  |                512 | 01-08-15         | 31-07-17                      | 31-12-24                             |                      93 |
|   297 | Construction of Kaithi-Padaria Kala bypass, Patna-Tamoli bypass, Jaso bypass and Nagod bypass (total length 15.44 Km) to 2- lane with paved shoulders flexible pavement on NH-943 in the State of Madhya Pradesh on EPC Mode.      | Madhya Pradesh |                   15.44 |                158 | 06-10-23         | 06-10-25                      | 06-10-25                             |                       2 |
|   298 | Construction of Mihona bypass, Lahar bypass, Daboh bypass& Bhander Bypass (total length 20.60 km) to 2-lane with paved shoulder from on Mihona-Bhander- MP/UP border section of NH 552E in the State of Madhya Pradesh on EPC mode | Madhya Pradesh |                   20.6  |                179 | 19-06-23         | 19-12-24                      |                                      |                      50 |
|   299 | Work of Upgradation of Jirapur-Pachore Road including Pachore, Jirapur, Chhapiheda & Khujner Bypasses from 0+000 to 58+790 (Design Length 58.79 Km) section of NH-752C to 2L+PS in the State of Madhya Pradesh under EPC mode      | Madhya Pradesh |                   58.79 |                353 | 16-01-24         | 15-01-26                      |                                      |                       5 |

|   SN. | Project Name                                                                                                                                                                                                                                                                                                                                                                              | State          |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   300 | Construction of 2-lane with paved shoulder configuration of Khilchipur Bypass of Length 5.500 Km, [From Km 0+000 to 5.500, Total design length 5.500 Km] section of NH-752B in the State of Madhya Pradesh under EPC mode                                                                                                                                                                 | Madhya Pradesh |                    5.5  |                 66 | 16-01-24         | 15-07-25                      |                                      |                       5 |
|   301 | Construction of 2-lane with paved shoulder configuration of Ashta Bypass of Length 7.580 Km, (From Km 82+300 to 89+880, Total design length 7.580 Km) section of NH-752C in the State of Madhya Pradesh under EPC mode                                                                                                                                                                    | Madhya Pradesh |                    7.58 |                 67 | 05-02-24         | 04-08-25                      |                                      |                      10 |
|   302 | Rehabilitation & up-gradation of existing intermediate lane flexible pavement to 2 lane with paved shoulders flexible pavement from km 108.00 (start of Pawai Bypass) to km 119.65 (End of Chandia Ghat realignment) of NH-43Extn, length 11.65 km along with one time improvement in 01 nos of bypassed built-up areas in a length of 4.5 km in the State of Madhya Pradesh on EPC Mode. | Madhya Pradesh |                   11.65 |                146 | 06-10-23         | 06-07-25                      | 06-07-25                             |                      10 |
|   303 | Construction of 2-lane with paved shoulders in Harpalpur bypass from km 0+000 to km 9+630 (Design length â€' 9.630 km) on NH-339 (old NH-76) in the State of Madhya Pradesh/UP on EPC Mode                                                                                                                                                                                                | Madhya Pradesh |                    9.63 |                114 | 06-10-23         | 05-10-25                      |                                      |                      26 |

|   SN. | Project Name                                                                                                                                                                                                                                                                                                                                                  | State          |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   304 | Upgradation and reconstruction of Jabalpur to Kundam Section of NH-45 from km 40.500 (Design) to km 68.100 (Design) including Kundam bypass (Total length 27.60 km) to Two lane with paved shoulder configuration along with One time improvement of bypassed built-up areas in a total length of 14.470 km in the state of Madhya Pradesh on EPC mode.       | Madhya Pradesh |                   27.6  |                126 | 06-10-23         | 06-04-25                      | 06-04-25                             |                       8 |
|   305 | Upgradation and reconstruction of Dindori - Mandla Section of NH 543 from Km 77+100 (Design) to Km 170+580 (Design) (Total length 93.48km) to Two lane with paved shoulder configuration along with One time improvement in 04 nos of bypassed built- up areas in a total length of 7.23 km in the state of Madhya Pradesh on EPC mode                        | Madhya Pradesh |                   93.48 |                492 | 29-01-24         | 28-07-26                      |                                      |                      18 |
|   306 | Upgradation and reconstruction of Shahpura-Dindori Section of NH 45 from Km 103.700 (Design) to Km 164.580 (Design) including 3 bypasses (Total length 60.88km) to Two lane with paved shoulder configuration along with One time improvement in 03 nos of bypassed built- up areas in a total length of 12.341 km in the State of Madhya Pradesh on EPC mode | Madhya Pradesh |                   60.88 |                241 | 31-01-24         | 30-01-26                      |                                      |                       0 |
|   307 | Balance work of rehabilitation and construction of Barela - Mandla section of NH-30 from km 22/8 to 89/6 (length - 63.55 Km) two lane with paved shoulder in the State of Madhya Pradesh on EPC mode                                                                                                                                                          | Madhya Pradesh |                    0.45 |                 81 | 06-10-23         | 05-08-24                      | 31-10-24                             |                      44 |

|   SN. | Project Name                                                                                                                                                                                                                                                                                                                         | State          |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   308 | Construction of Two lane with paved shoulder configuration of Shujalpur Bypass section of NH-752C from km 33+100 (Design) to km. 42+570 (Design) total design length 10.470 km in the State of Madhya Pradesh on EPC mode.                                                                                                           | Madhya Pradesh |                   10.47 |                214 | 15-03-24         | 14-09-25                      |                                      |                       6 |
|   309 | Construction of TWo lane with paved shoulder configurationof Biaora Bypass of length 5.690 km (from km. 0.000 to 5.690 Total Design length 5.690km) section of NH-752 B in the state of Madhya Pradesh on EPC mode                                                                                                                   | Madhya Pradesh |                    5.69 |                120 | 10-03-24         | 10-09-25                      |                                      |                       0 |
|   310 | Construction of 2-lane ROB and its approaches at km 36+800 (Jarua) on NH- 26A in lieu of existing level crossing No. 11 on Katni-Bina Railway line on Railway chainage 1011/6-7 on Sagar to Bina road of Sagar District in the state of Madhya Pradesh on EPC Mode under Setu Bharatam. (Total length = 1595 m) + 175 mtr. tapering. | Madhya Pradesh |                    0.01 |                 66 | 04-01-21         | 03-01-23                      | 31-12-24                             |                      60 |
|   311 | Balance work for Rehabilitation and Up- gradation of Sidhi-Singrauli from km 82.400 to km 187.993 section of NH-39 (Old NH- 75E) (Design Length 105.593 km) to four lane with paved shoulder in the state of Madhya Pradesh under NH(O) on EPC mode                                                                                  | Madhya Pradesh |                  105.59 |                529 | 08-10-21         | 01-04-23                      | 31-12-24                             |                      46 |
|   312 | One Time Improvement of existing inner town portion of Vilayat Ghat Chandiya bypass of NH 43E (Old NH 78) (Total length 5.72 Km) in the state of Madhya Pradesh                                                                                                                                                                      | Madhya Pradesh |                    0.01 |                  8 | 11-09-23         | 10-03-24                      | 15-10-24                             |                      50 |

|   SN. | Project Name                                                                                                                                                                                                                                                                     | State          |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   313 | Construction of standalone Toll Plaza at km 24+200 on Sagar-Khurai-Bina section of NH 934 (old NH-26A)on EPC mode                                                                                                                                                                | Madhya Pradesh |                    0.01 |                 14 | 01-03-24         | 30-07-24                      |                                      |                      58 |
|   314 | One time improvement of existing bypassed road of Bhojpur town of NH-52 in the state of Madhya Pradesh under EPC mode                                                                                                                                                            | Madhya Pradesh |                    0.01 |                  5 | 12-03-24         | 11-09-24                      |                                      |                       0 |
|   315 | Rehabilitation & Upgradation of Kundam to Shahapura section of NH-45 from design km 68.100 to 103.700 to Two lane with paved shoulder configration in the state of Madhya Pradesh on EPC mode.                                                                                   | Madhya Pradesh |                   35.6  |                146 | 15-03-23         | 11-09-24                      | 31-12-24                             |                      50 |
|   316 | Urgent repairs of major bridge near Sarangkheda at chainage 111/300 (Constructing cant retaining wall) and constructing box drain at chainage 73/300 on NH-160H (Malegaon Kusumba Dondaicha Shahada) in the state of Maharashtra.                                                | Maharashtra    |                    0.01 |                  4 | 08-09-23         | 07-08-24                      | 07-08-24                             |                       0 |
|   317 | Up-gradation to four lane/ Two lane with paved shoulders configuration of Kalyan - Murbad - Malshej Ghat - Nirmal Road NH- 61 km 15/200 to Km 38/00 and from Km. 58/00 to Km 84/00 (Design length = 48.58 km) of NH-61 on EPC Mode in Thane District in the state of Maharashtra | Maharashtra    |                   48.55 |                984 | 15-03-24         | 31-08-26                      | 31-08-26                             |                       0 |
|   318 | Construction of Major Bridge on Painganga River along with approaches (having length of 1130m) from design chainage Km. 52/450 to km 53/680 of NH 548CC (Total Length of the project = 1230m) of section of Mehkar-Chikhli-Khamgaon Road on NH-                                  | Maharashtra    |                    1.23 |                 36 | 15-03-24         | 15-09-24                      | 15-09-24                             |                      14 |

| SN.   | Project Name                                                                                                                                                                                                                             | State       | Total Length (in km.)   | TPC/TCC (in cr.)   | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   | Physical Progress (%)   |
|-------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|       | 548CC in the state of Maharashtra on EPC mode.                                                                                                                                                                                           |             |                         |                    |                  |                               |                                      |                         |
| 319   | Construction of Major Bridge including construction of approach road & RCC gutter on Sina River at km 214.180 of Kalyan Ahmednagar Pathardi road NH-61 (Old NH- 222) in the State of Maharashtra.                                        | Maharashtra | 0.59                    | 27                 | 01-12-23         | 24-05-25                      | 24-05-25                             | 0                       |
| 320   | Reconstruction of Culverts / CD Works and Rehabilitation of Bridges in Km 110/000 to 176/200 (Mokhada to Vikramgad) of Sinnar-Trimbakeshwar-Jawahar-Palghar road NH-160A in state of Maharashtra.                                        | Maharashtra | 0.01                    | 10                 | 01-01-24         | 30-12-24                      | 30-12-24                             | 58                      |
| 321   | Construction of 4 lane/2 lane Major/Minor bridges and 2 lane ROBs in the Stretch from km 251 (Golawali) to km 352.000(Rajapur) section of NH-66(Erstwhile NH-17) in the State of Maharashtra under NHDP-IV on Package II (Balance Work). | Maharashtra | 0.01                    | 15                 | 07-03-24         | 06-03-25                      | 06-03-25                             | 0                       |
| 322   | Construction of new 2-lane Major Bridge (L= 144m) on Terna River at Km.227+311 (Design ch. 20+890) along with approaches on Mantha-Latur-Omerga-Nagansur section of NH-548B on EPC mode in the State of Maharashtra.                     | Maharashtra | 1.32                    | 41                 | 11-03-24         | 11-09-25                      | 11-09-25                             | 0                       |

|   SN. | Project Name                                                                                                                                                                                                                                                                                                                                      | State       |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   323 | Construction of 2 new ROBs in parallel in lieu of LC-6 at Km 284/3-4 along with LA for approaches on Daund Manmad railway line (DD-MNR) Crossing at Ch 116/700 of NH- 548D near Limpangaon on Talegaon Shikrapur Nhavara Shrigonda Jamkhed Road in Ahmednagar District in the State of Maharashtra on EPC Mode.                                   | Maharashtra |                    1.23 |                 92 | 11-03-24         | 02-09-25                      | 02-09-25                             |                       0 |
|   324 | Panvel-Mahad-Panji Road NH-66 from Km. 450/170 to Km. 471/300 (Zarap to Patradevi section) Construction of Vehicular underpass in km existing ch 466/650 at Khamdeo Naka in the village Insuli, and Construction of Vehicular underpass in km existing ch 450/370 at Zarap-Sawantwadi Junction in Sindhudurg district in the State of Maharashtra | Maharashtra |                    0.01 |                 87 | 01-03-24         | 28-02-25                      | 28-02-25                             |                       0 |
|   325 | "Widening and Strengthening of Yedshi to Jawale section of NH-63 {from Km 20/350 to 24/350 (Length=4.00 km)} to 2-lane configuration in the State of Maharashtra on EPC mode."                                                                                                                                                                    | Maharashtra |                    4    |                 10 | 11-03-24         | 11-09-24                      | 11-09-24                             |                       0 |
|   326 | Construction of Earth Protective Works and Junction Improvement to Talasari Sutrakar Road NH 848 A in km 0/000 to 5/100 in Palghar District in the state of Maharashtra.                                                                                                                                                                          | Maharashtra |                    0.01 |                  5 | 05-03-24         | 04-02-25                      | 04-02-25                             |                      60 |
|   327 | Kuslamb To Yedshi                                                                                                                                                                                                                                                                                                                                 | Maharashtra |                   21    |                 69 | 13-03-24         | 12-08-25                      | 12-08-25                             |                       0 |

|   SN. | Project Name                                                                                                                                                                                                                                                                                                        | State       |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   328 | Strengthening of balance work of Nilajphata to Bhandara (Kardha) from Km 109/910 to km 111/800, km 113/230 to km 116/900, km 143/660 to km 146/800 & km 152/400 to km 156/900 (total length of the project- 13.20 km) of NH-247 in Bhandara District in the state of Maharashtra on EPC mode.                       | Maharashtra |                   13.2  |                 20 | 15-03-24         | 15-09-24                      | 15-09-24                             |                       0 |
|   329 | Mhaswad to Tembhurni section of NH-548C - 2L + PS                                                                                                                                                                                                                                                                   | Maharashtra |                   57.68 |                489 | 01-08-17         | 31-07-19                      | 30-09-24                             |                      77 |
|   330 | Kurudwadi to Pandharpur section of NH- 965C - 2L + PS                                                                                                                                                                                                                                                               | Maharashtra |                   48.37 |                308 | 01-08-17         | 01-08-19                      | 30-09-24                             |                      96 |
|   331 | Paithan - Shirur section 2L+PS Km 0.0 to 55.00                                                                                                                                                                                                                                                                      | Maharashtra |                   55.94 |                342 | 02-06-17         | 02-06-19                      | 31-12-24                             |                      71 |
|   332 | Development/Widening of Talegaon â€' Chakan â€' Shikrapur â€' Nhavara Section of NH 548DG (Nhavara to Choufula Section) of state highway in the state of Maharashtraâ€GLYPH<157> on EPC Mode (Length 24.037 Km).                                                                                                    | Maharashtra |                   24.04 |                305 | 22-02-23         | 15-08-24                      | 15-08-24                             |                      77 |
|   333 | Construction of Flyover in km. 468/500, Vehicular Underpass in km. 470/000 & Overpass in km. 451/300 to 451/900 including Road Safety along with avenue and median plantation from km 450/170 to km 471/330 on NH 66 Panvel Mahad Panji Road (Zarap Patradevi 4 lane road) in the state of Maharashtra on EPC mode. | Maharashtra |                    1.24 |                 83 | 03-03-23         | 22-08-24                      | 22-08-24                             |                      86 |

|   SN. | Project Name                                                                                                                                                                                                                                                                                  | State       |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   334 | Rehabilitation & Up-gradation of Sabalkhed to Ashti Section from Km 37+900 to Km 55+100 & Chinchpur to Jamkhed Section from km 70+000 to km 72+922 of NH-561 to Two lane with Paved shoulder/ Four lane configuration in the State of Maharashtra on EPC Mode (Length=20.122km).              | Maharashtra |                   20.12 |                213 | 03-04-23         | 24-09-24                      | 31-12-24                             |                      48 |
|   335 | Construction of New Four Lane Bypass to Parbhani City (Parwa to Asola) Km 463/265 to Km 481/180 (Design Ch. 19+220 to Ch. 34+434) (Length-15.214 Km) section of NH- 61 on EPC mode in the State of Maharashtra.                                                                               | Maharashtra |                   15.21 |                497 | 31-07-23         | 15-10-24                      | 31-03-25                             |                      15 |
|   336 | Rehabilitation & Up-gradation to 2 lanes with paved shoulder/ 4 laning configuration of Chikhli-Dabhadi-Talegaon-Pal Phata section of NH-752H from Km 179+430 to Km 141+800 [Design Chainage from Km. 8/850 to Km. 46/210 (Length-37.360 km)] in the State of Maharashtra on EPC Mode         | Maharashtra |                   37.36 |                351 | 29-03-23         | 18-09-24                      | 18-09-24                             |                      84 |
|   337 | Rehabilitation & Up-gradation to 4 lane Road with Paved Shoulder configuration of section from Undewadi Kade pathar (Ch. 102+050)- Deshmukh Chowk (Ch. 113+400) and Dhawan Patil Chowk (Baramati) (Ch. 115+750) â€' Phaltan (Ch. 138+050) of NH- 160 in the State of Maharashtra on EPC mode. | Maharashtra |                   33.65 |                778 | 03-07-23         | 02-07-25                      | 02-07-25                             |                      49 |
|   338 | Construction of major bridge across Wainganga River in Km 134.000 (Near Armori) on Nagpur-Umred-Nagbhir- Armori section of NH-353D in the State of                                                                                                                                            | Maharashtra |                    0.01 |                 60 | 01-03-23         | 25-02-25                      | 25-02-25                             |                      45 |

| SN.   | Project Name                                                                                                                                                                                                                                                                                                                                                  | State       | Total Length (in km.)   | TPC/TCC (in cr.)   | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   | Physical Progress (%)   |
|-------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|       | Maharashtraon EPC mode                                                                                                                                                                                                                                                                                                                                        |             |                         |                    |                  |                               |                                      |                         |
| 339   | Rehabilitation and Upgradation of Parli to Sirsala section of NH-361F (km 136+700 to 115+000) (Length=21.70 km) to Two Lanes with paved shoulder /Four lane configurations on EPC mode in the State of Maharashtra.                                                                                                                                           | Maharashtra | 21.70                   | 262                | 30-05-23         | 10-12-24                      | 10-12-24                             | 66                      |
| 340   | Rehabilitation & Up-gradation of Jintur- ShiradShahapur Section Km 258.300 to Km 306.300 [Design Chainage Km 0/00 (Jintur) to Km 48/00 (Shirad Shahpur) (Length - 48.00 Km)] of NH-752 I to two lanes with paved shoulder configuration in the State of Maharashtra on EPC Mode.                                                                              | Maharashtra | 48.00                   | 415                | 21-06-23         | 20-12-24                      | 20-12-24                             | 44                      |
| 341   | Rehabilitation & Upgradation of Shirapur Junction to Shivaji Chowk (Design chainage Km. 130+00 to Km.144+500) section of NH- 561 & Barshi Naka to Jarud Phata (Design chainage Km. 49+500 to 59+500) section of NH-361F to Two lanes with paved shoulders/ Four Lanes configuration on EPC mode in the State of Maharashtra (Total project Length = 24.5 km). | Maharashtra | 24.50                   | 246                | 30-06-23         | 30-12-24                      | 30-12-24                             | 55                      |

|   SN. | Project Name                                                                                                                                                                                                                                                                                                                                                                   | State       |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   342 | Balance work of Rehabilitation and Up- gradation to 2-lane road with paved shoulders configuration for NH- 965DD from Pacharal-Mandangad-Mhapral- Rajewadi (Upto Junction of NH-66) (Ch- 22+700 to 75+100 Km) and Ambadave connector (Birth place of Dr. Babasaheb Ambedkar) (Ch-0+000 to 7+325 Km) (length Km 59.725) in the state of Maharashtra on EPC mode. (Balance Work) | Maharashtra |                   59.73 |                389 | 05-01-22         | 04-01-24                      | 30-01-25                             |                      51 |
|   343 | Balance Work of Rehabilitation and Up- gradation to NH-166F from Mahad Junction (at Km 123/400 on NH-66) to Raigad Fort up to Chittaa Darwaza, Pachad to Tomb of Jijaumata and Hirkaniwadi Connector [Length Km25.609] on EPC Mode in the state of Maharashtra.                                                                                                                | Maharashtra |                   25.61 |                242 | 15-11-21         | 14-11-23                      | 30-11-24                             |                      73 |
|   344 | Rehabilitation and Upgradation of Satana to Mangrul (Chandwad) Section of NH752 G Design Ch: Km 64.000 to Ch: Km 101.140 two lane with paved shoulder/four lane configuration in the state of Maharashtra on EPC mode.                                                                                                                                                         | Maharashtra |                   37.14 |                429 | 15-05-23         | 14-05-25                      |                                      |                      37 |
|   345 | Arawali Kante section of NH-17(New NH- 66) 4L + PS from Km.241/300 to 281/300                                                                                                                                                                                                                                                                                                  | Maharashtra |                   39.24 |               1007 | 13-11-17         | 13-11-19                      | 31-12-25                             |                      47 |
|   346 | Kante - Wakad section of NH-66 4L + PS from Km.281/300 to 332/200                                                                                                                                                                                                                                                                                                              | Maharashtra |                   46.81 |               1118 | 13-11-17         | 12-11-19                      | 30-11-25                             |                      56 |
|   347 | Guhagar - Rampur - 2L-PS - km 0/00 (Guhagar) to 26/230 (Rampur) and 40/00 (Mirjoli) to 53/600 (Sati) on NH-166E                                                                                                                                                                                                                                                                | Maharashtra |                   39.83 |                407 | 13-06-17         | 13-06-19                      | 31-03-25                             |                      92 |

|   SN. | Project Name                                                                                                                                                                                                                                                                                                             | State       |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   348 | Indapur to Wadpale section of NH-66 from Km 84/000 to 110/750 - 4L + PS                                                                                                                                                                                                                                                  | Maharashtra |                   26.75 |               1198 | 18-12-17         | 17-12-19                      | 31-07-25                             |                      65 |
|   349 | Wadi- Asola section of NH-353I - 2L + PS - Length 39.200                                                                                                                                                                                                                                                                 | Maharashtra |                   39.2  |                364 | 26-09-17         | 26-09-19                      | 30-08-24                             |                      93 |
|   350 | Aurangabad - Phulambari - Sillod NH-753F - km 0+000- km 21+000 & 26+300 to 47+500 4L+PS &54+470 to 60+400(overlay)                                                                                                                                                                                                       | Maharashtra |                   60.64 |                456 | 15-06-17         | 14-03-20                      | 30-09-24                             |                      84 |
|   351 | Sarsam - Kothari of NH-161A - 2L + PS from Km.33/00 to 90/00                                                                                                                                                                                                                                                             | Maharashtra |                   57    |                546 | 27-06-19         | 27-06-21                      | 31-01-25                             |                      97 |
|   352 | Nasratpur to Barasgaon section of NH-61 2L / 4L + PS from Km.514/00 to 558/200                                                                                                                                                                                                                                           | Maharashtra |                   30.05 |                407 | 08-09-17         | 07-09-19                      | 01-01-25                             |                      82 |
|   353 | Digras-Darwha-Karanja to 2L/4L-PS (NH- 361C)                                                                                                                                                                                                                                                                             | Maharashtra |                   74.35 |                391 | 13-06-17         | 12-06-19                      | 30-08-24                             |                      91 |
|   354 | Akola-Deori-Akot to 2L-PS (NH-161A) from km 0/00 to km 39/286                                                                                                                                                                                                                                                            | Maharashtra |                   39.29 |                314 | 10-08-17         | 21-08-19                      | 31-08-24                             |                      96 |
|   355 | Shirur-Kharda section from 55+937 km to 114+486 km to 2L+PS/4L                                                                                                                                                                                                                                                           | Maharashtra |                   58.55 |                382 | 17-06-17         | 16-06-19                      | 31-03-25                             |                      84 |
|   356 | Satara Mhaswad Pilov Pandarpur section of NH-548E - 2L + PS                                                                                                                                                                                                                                                              | Maharashtra |                   53.08 |                388 | 28-06-17         | 28-06-19                      | 30-09-24                             |                      88 |
|   357 | Rehabilitation & Up-gradation for Talere â€' Gaganbawdaâ€' Kolhapur Road (NH- 166G) stretches start from Design Ch. 6.00 Km to Design Ch. 11.00 Km and Design Ch.19.300 Km (Start of Karul Ghat) to Design Ch. 35.300 Km (End of Gaganbawda) of NH-166G, design length 21.00 Km in the State of Maharashtra on EPC Mode. | Maharashtra |                   21    |                249 | 27-10-23         | 26-04-25                      |                                      |                      52 |
|   358 | Balance Work of Upgradation to two lane with paved shoulder from Arvi to Talegaon Km 59/900 to 73/550 (Design Km 59/900 to 73/600) of NH 347A on EPC Mode in the                                                                                                                                                         | Maharashtra |                   13.7  |                106 | 20-09-23         | 19-12-24                      |                                      |                      71 |

| SN.   | Project Name                                                                                                                                                                                                                                                                               | State       | Total Length (in km.)   | TPC/TCC (in cr.)   | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   | Physical Progress (%)   |
|-------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|       | state of Maharashtra.                                                                                                                                                                                                                                                                      |             |                         |                    |                  |                               |                                      |                         |
| 359   | Upgradation to 2L+PS Standards of Section from kasabkeda-Devgaon rangari section from km 72+00 to 82+00 km [Design ch .13/650 to Ch. 23/650] (for 10.00 km length) of NH-752H in the state of Maharashtra on EPC mode.                                                                     | Maharashtra | 10.00                   | 45                 | 05-04-22         | 06-07-23                      | 30-08-24                             | 99                      |
| 360   | Protection of Embankment with Toe Wall and concrete drain in Nagzari Village portion from km 7+300 to 8+200 (length 900 m) on Mekhar Chikhali Road of NH-548 CC in the state of Maharashtra.                                                                                               | Maharashtra | 0.90                    | 2                  | 17-08-23         | 16-11-23                      | 30-08-24                             | 78                      |
| 361   | Up-gradation to 4 lane configuration for the work of Peth Naka to Sangli Road, NH- 166H, from Km 0+000 to Km 41+250 (Design length = 41.25 km) in the state of Maharashtra on EPC mode.                                                                                                    | Maharashtra | 41.25                   | 857                | 21-12-23         | 20-12-25                      | 20-12-25                             | 18                      |
| 362   | Rehabilitation and Up-gradation to 2 lane with paved shoulder configuration of Mahud Sangola road NH 965 G 159+400 to 161+900and 162+400 to 183+960 (Design Chainage from km. 32/300 to km. 34/800 and km. 35/800 to km. 56/860) (Rigid Pavement) on EPC mode in the State of Maharashtra. | Maharashtra | 24.06                   | 254                | 23-11-23         | 22-05-25                      | 22-05-25                             | 10                      |
| 363   | Construction of Service road at Saradwadi village along Sinnar Bypass Road NH-60 at Km 187/910 to 189/000 in the state of Maharashtra.                                                                                                                                                     | Maharashtra | 0.01                    | 6                  | 23-10-23         | 22-09-24                      |                                      | 91                      |

|   SN. | Project Name                                                                                                                                                                                                                                                                                                                                                                               | State       |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   364 | Construction of Water Channel in Shinde Village at Slab Culvert Km.194/200 of Pune- Nashik Road NH-60 in Nashik District in State of Maharashtra.                                                                                                                                                                                                                                          | Maharashtra |                    0.01 |                  4 | 23-10-23         | 22-04-24                      | 30-09-24                             |                      90 |
|   365 | Widening and Strengthening of Borgaon Kale to Murud Akola (Section-I) [from Km 61/800 to 72/900 (Length=11.10 Km)] section of NH-63 to 2-Lane configuration and Latur Airport Junction to Mahila Polytechnic (Section-II) [from Km 78/900 to 86/850 (Length= 7.95 Km)] section of NH- 63 to 4-lane configuration [Total project length= 19.05 km] in the State of Maharashtra on EPC Mode. | Maharashtra |                   26    |                 95 | 22-12-23         | 22-06-25                      | 22-06-25                             |                       0 |
|   366 | Rehabilitation & Upgradation of Risod Town to Four Lane with Paved Shoulders standards from KM.36/845 to KM. 39/340 & KM. 41/520 to 44/220 (Total length = 5.20 KM) of NH 461 B in the state of Maharashtra on EPC mode.                                                                                                                                                                   | Maharashtra |                    5.2  |                124 | 15-12-23         | 14-11-24                      | 31-01-25                             |                      38 |
|   367 | Construction of seven minor bridges at design chainages km 2/400, km 9/200, km 14/200, km 32/600, km 34/200, km 43/400 and km 46/400 on NH-130D section (Total length of the project is 1.645 km with approaches) from Allapalli- Bhamragad- Laheri â€' Binagunda - Narayanpur in Gadchiroli district on EPC mode in the state of Maharashtra.                                             | Maharashtra |                    1.65 |                 37 | 15-12-23         | 14-05-25                      | 14-05-25                             |                      17 |

|   SN. | Project Name                                                                                                                                                                                                                                                                                                                                                                                                                            | State       |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   368 | Construction of Major Bridge with approaches across Andhari River on Design Km 249+724 (total length of project- 0.720 km) on Mul-Chandrapur Road, NH-930 in the Chandrapur District in the state of Maharashtra on EPC Mode.                                                                                                                                                                                                           | Maharashtra |                    0.72 |                 21 | 15-12-23         | 05-05-25                      | 05-05-25                             |                       5 |
|   369 | Construction of RCC Drain in Gunjkheda Village in a length of 1.50 km from Chainage km 26/500 to km 28/000 on NH 347-A section of Pulgaon- Rohana- Arvi - Ashti - Haturna - Warud - Multai (Wardha Dist.) in the state of Maharashtra.                                                                                                                                                                                                  | Maharashtra |                    0.01 |                  4 | 31-10-23         | 28-02-24                      | 31-12-24                             |                       0 |
|   370 | Construction of new 2-lane ROB near Bhendegaon in lieu of L.C. No. 165-B at Design Ch. 60+780 along with approaches (Ch. 60+179 to 61+278) of NH-752I in the State of Maharashtra on EPC mode.                                                                                                                                                                                                                                          | Maharashtra |                    1.1  |                 60 | 01-01-24         | 30-06-25                      |                                      |                      20 |
|   371 | Strengthening and widening of Kusumba to Dondaicha section of NH-160H from design chainage km 43/375 to 98/241 in the State of Maharashtra.                                                                                                                                                                                                                                                                                             | Maharashtra |                   51.56 |                 98 | 29-12-23         | 29-11-24                      |                                      |                      34 |
|   372 | Construction of four-lane Concrete Road from Police Headquarter Gondia City to Rawanwadi Village (Birsi Airport Junction) from design km 0.000 to km 15.781 (existing km 39/720 of NH-753 to existing Km 8/400 of NH 543) on sections from Kohmara- Goregaon- Police Headquarter(Karanja) - Collector Office Square - Balaghat T Point- Rawanwadi- Rajegaon of NH-753 and NH-543 in Gondia District in the state of Maharashtra. (Total | Maharashtra |                   15.78 |                328 | 21-02-24         | 14-08-25                      | 14-08-25                             |                       0 |

| SN.   | Project Name                                                                                                                                                                                                                                                                                                                            | State       | Total Length (in km.)   | TPC/TCC (in cr.)   | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   | Physical Progress (%)   |
|-------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|       | Length of the project: 15.781 Km).                                                                                                                                                                                                                                                                                                      |             |                         |                    |                  |                               |                                      |                         |
| 373   | Construction of Major Bridge on Shivni River at design chainage from Km. 122/080 to Km. 123/100 on NH 353C along with approaches of 940m (Total Length = 1020m) of National Highway Sakoli - Lakhandur - Wadsa - Armori - Gadchiroli - Chamorshi - Ashti - Allapalli - Sironcha Road on EPC mode in the state of Maharashtra.           | Maharashtra | 1.02                    | 25                 | 14-12-23         | 13-06-25                      | 13-06-25                             | 37                      |
| 374   | Construction of 01 Major & 05 Minor Bridges on Mangalwedha-Umadi section of NH-561 (from Ch-96+000 to 123+100) in Sangli District in the state of Maharashtra on EPC Mode.                                                                                                                                                              | Maharashtra | 1.37                    | 60                 | 18-12-23         | 17-06-25                      | 17-06-25                             | 0                       |
| 375   | Rehabilitation/Up gradation of Karanja â€' Kherda - Murtizapur Section to 4Lane+Paved shoulder standards from Design km 74+351 to km 102+331 (Excluding overlapping portion with Samaruddhi Mahamarg from Design Km 76+380 to 78+280) (Total length of project = 26.080 km) section of NH 361C on EPC Mode in the state of Maharashtra. | Maharashtra | 26.08                   | 594                | 01-03-24         | 28-02-26                      | 28-02-26                             | 13                      |
| 376   | Kharwandi - Rajuri 2L+PS                                                                                                                                                                                                                                                                                                                | Maharashtra | 36.90                   | 277                | 05-06-18         | 27-11-19                      | 31-01-25                             | 92                      |

|   SN. | Project Name                                                                                                                                                          | State       |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   377 | Pal Phata Phulambri - Khultabad 2L+PS                                                                                                                                 | Maharashtra |                   31.92 |                227 | 30-06-18         | 29-12-19                      | 30-09-24                             |                      94 |
|   378 | Hathni (Chikhli ) to Dhad                                                                                                                                             | Maharashtra |                   28    |                189 | 30-06-18         | 21-12-19                      | 30-08-24                             |                      99 |
|   379 | Vita to Nagaj 2L+PS                                                                                                                                                   | Maharashtra |                   46.66 |                305 | 07-07-18         | 29-12-19                      | 30-08-24                             |                      68 |
|   380 | Shapur to Patgaon section I (Design Ch. Km 0+000 to 20+130) NH 548A                                                                                                   | Maharashtra |                   20.13 |                151 | 30-06-18         | 21-12-19                      | 30-11-24                             |                      71 |
|   381 | Shapur to Patgaon section II (Design Ch. Km 20.130 to 43.783) NH-548A                                                                                                 | Maharashtra |                   23.65 |                140 | 30-06-18         | 21-12-19                      | 30-11-24                             |                      72 |
|   382 | Pune to Male Village (Ch 1+275 to 31+400) NH-753F                                                                                                                     | Maharashtra |                   30.13 |                228 | 30-06-18         | 30-12-19                      | 31-08-24                             |                      89 |
|   383 | Male Village to Pune Raigarh District Border NH-753F                                                                                                                  | Maharashtra |                   37.6  |                256 | 30-06-18         | 30-12-19                      | 31-12-24                             |                      53 |
|   384 | Kashedi ghat tunnel NH-66 [Bhogaon Khurd - Kashedi section] 4 lanes under NHDP on EPC mode                                                                            | Maharashtra |                    8.96 |                680 | 15-10-18         | 14-04-21                      | 30-07-24                             |                      93 |
|   385 | Satara to Mhaswad                                                                                                                                                     | Maharashtra |                   85.69 |                653 | 01-08-17         | 01-08-19                      | 30-09-24                             |                      77 |
|   386 | 2 lane + PS Asthamode - Tivatyal [Design ch. Km 24.300 - 62.00] [Km 134.98-172.95 of NH-63]                                                                           | Maharashtra |                   37.97 |                229 | 15-01-20         | 15-07-21                      | 31-08-24                             |                      95 |
|   387 | 2 lane + PS Pimplner to Satana -[Design chainage km 21.427 to 64.00 ] of NH-752G]                                                                                     | Maharashtra |                   42.57 |                278 | 15-01-20         | 08-07-21                      | 31-08-24                             |                      90 |
|   388 | Strengthning in Km. 52+450 to 99+950 (Section Buldhana to Khamgaon) section of NH 753E i.e Ajanta- Buldana-Khamgaon. Job No.NH-753E-2019-20-05                        | Maharashtra |                   47.5  |                 74 | 20-04-20         | 24-01-21                      | 14-10-24                             |                      76 |
|   389 | Strengthening to NH 63 Barshi-Yedshi- Murud-Latur-Renapur-Udgir-Deglur-Sagroli Road NH 63 in Km 22/000 to 41/000 In the State Of Maharashtra. (Section Yedshi Dhoki). | Maharashtra |                   15    |                 11 | 30-04-20         | 29-10-20                      | 30-08-24                             |                      80 |
|   390 | Construction of Paralkota bridge                                                                                                                                      | Maharashtra |                    1.1  |                 66 | 06-11-20         | 06-11-22                      | 31-03-25                             |                      67 |

|   SN. | Project Name                                                                                                                                                                                                                                                                                                                                                                                                                      | State       |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   391 | Construction of Major Bridge on Perimili River at Design Chainage km 178+240 to km 179+415 ( Existing Chanaige 27+500) On the Highway starting from its junction with NH-30 near Kondagaon connecting Narayanpur - Kutul in the state of Chattisgarh connecting Binagunda - Laheri - Dhondraj - Bhamragad - Hemalkasa and terminating at its junction with NH - 353C near Allapalli Dist. Gadchiroli in the state of Maharashtra. | Maharashtra |                    1.18 |                 43 | 17-11-20         | 05-11-22                      | 30-08-24                             |                      95 |
|   392 | Construction of Major Bridge on Bandia River at Design Chainage km 167+630 to km 168+900 ( Existing Chanaige 38+00) On the Highway starting from its junction with NH- 30 near Kondagaon connecting Narayanpur - Kutul in the state of Chattisgarh connecting Binagunda - Laheri - Dhondraj - Bhamragad - Hemalkasa and terminating at its junction with NH - 353C near Allapalli Dist. Gadchiroli in the state of Maharashtra    | Maharashtra |                    1.27 |                 73 | 06-11-20         | 05-11-22                      | 31-12-24                             |                      96 |
|   393 | Construction of Major Bridge and approches acroos Wainganga River on Ballarpur - Kothari - Gondpipri - Ashti Road NH 353B in km 290/550 to 291.950 ( Total Length - 1.40 km) in Chandrapur District in the state of Maharashtra on EPC Mode.                                                                                                                                                                                      | Maharashtra |                    1.4  |                 99 | 06-11-20         | 06-11-22                      | 30-09-24                             |                      98 |
|   394 | Rehabilitation and Up gradation of Aurangabad â€' Sillod â€' Ajanta â€' Jalgaon section of NH 753 F from Km.47+500 to Km 54+500 (Design Chainage) to four lane configuration in the                                                                                                                                                                                                                                               | Maharashtra |                    7    |                 84 | 10-09-20         | 09-09-21                      | 30-08-24                             |                      79 |

| SN.   | Project Name                                                                                                                                                                                                                                                                                     | State       | Total Length (in km.)   | TPC/TCC (in cr.)   | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   | Physical Progress (%)   |
|-------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|       | state of Maharashtra on EPC mde                                                                                                                                                                                                                                                                  |             |                         |                    |                  |                               |                                      |                         |
| 395   | Strengthening from Km. 0/00 to Km. 37/00 of NH-63 Nizamabad-Sironcha Jagdalpur road (Local Ch. Km. 0/00 to Km. 22/00 in Sironcha taluka District Gadcharoli on EPC mode in the State of Maharashtra.                                                                                             | Maharashtra | 37.00                   | 29                 | 07-09-20         | 06-11-21                      | 30-09-24                             | 85                      |
| 396   | Construction of Vehicular Underpass @Ch. 185+500 ON Pune Nashik road in Nashik District of Maharashtra under E P C Mode.                                                                                                                                                                         | Maharashtra | 0.10                    | 29                 | 19-01-21         | 15-12-21                      | 30-08-24                             | 94                      |
| 397   | Construction of six lane Flyover at Katraj junction at Km, 3/880 of NH 548-DD (Vadgaon - Katraj - Kondhwa - Mantarwadi Chowk - Loni Kalbhor - Theur Phata - Lonikand Road) in Pune Dist; of the State of Maharashtra. On Engineering Procurement and construction (EPC) Basis mode (L.1.326 Km,) | Maharashtra | 1.33                    | 164                | 17-03-22         | 24-02-24                      | 30-04-25                             | 41                      |
| 398   | Rehabilitation and Up gradation of Kopra to Gharola (Km 76/350 to 102/350) section of NH-752K (Total project Length= 26 km) to 2-lane/ 4 lane configuration on EPC mode in the State of Maharashtra                                                                                              | Maharashtra | 26.00                   | 139                | 20-02-24         | 19-08-25                      |                                      | 30                      |
| 399   | Rehabilitation / Upgradation to 4 Lane with Paved shoulder of Existing Section in Sillod Town with Design Ch. (Km54+500 to Km 60+679) [Length=6.179 km] section of NH 753F (Aurangabad-Jalgaon road) on EPC Mode in the State of Maharashtra                                                     | Maharashtra | 6.18                    | 154                | 30-01-24         | 30-07-25                      | 30-07-25                             | 6                       |

|   SN. | Project Name                                                                                                                                                                                                                                                                                                 | State       |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   400 | Strengthening of 10.65km sections in Km. 232.150 to km 255.280 on Ahmednagar to Kharwandi Kasar section of NH 61 in the State of Maharashtra on EPC mode.                                                                                                                                                    | Maharashtra |                   10.65 |                 16 | 12-03-24         | 11-02-25                      | 05-03-24                             |                      86 |
|   401 | Upgradation of the section from Sironcha to Major Bridge across Godavari River from Design hainage km 321+000 to km 326+200 (Length-5.20km) of NH- 353C Section of Sakoli-Wadsa-Armori-Gadchiroli-Ashti- Allapalli-Sironcha Road NH 353C in Gadchiroli District in the State of Maharashtra on EPC mode.     | Maharashtra |                    5.2  |                 50 | 15-03-24         | 14-03-25                      | 14-03-25                             |                      25 |
|   402 | Nashik road to Dwarka junction (NH-3)                                                                                                                                                                                                                                                                        | Maharashtra |                    6.3  |                 19 | 12-03-24         | 04-02-25                      |                                      |                       0 |
|   403 | Strengthening of Pune Solapur Road (NH- 65) from Km 8/800 to 12/500 section Ravidarshan, Hadpsar to Manjri stud farm Pune in the state of Maharashtra on EPC mode.                                                                                                                                           | Maharashtra |                    3.7  |                 21 | 15-03-24         | 14-02-25                      | 14-02-25                             |                      58 |
|   404 | Widening and Strengthening of NH 353 C From Km, 227/000 to 243/000 ( Total Km, 16.00) Chodampalli to Guggigudam section of Sakoli Wadsa - Armori - Gadchiroli - Ashti - Allapalli - Sironcha Road in Gadchiroli District in the state of Maharashtra.                                                        | Maharashtra |                   16    |                 84 | 23-11-21         | 22-10-22                      | 28-02-25                             |                      13 |
|   405 | Construction of Minor Bridge on Allapalli - Bhamragad - Laheri - Binagunda - Narayanpur National Highway (NH) 130 D section from Allapalli to Bhamragad at ch.50/000 Km, 51/000 Km, 52/200Km, 52/500 Km, 54/400 Km, 55/600 Km, 56/600 Km, and 60/600 Km, Total 8.00 Nos. in Gadchiroli Dist; in the State of | Maharashtra |                    0.75 |                 43 | 25-11-21         | 24-05-23                      | 30-09-24                             |                      97 |

| SN.   | Project Name                                                                                                                                                                                                                                                                                                                               | State       | Total Length (in km.)   | TPC/TCC (in cr.)   | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   | Physical Progress (%)   |
|-------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|       | Maharashtra.                                                                                                                                                                                                                                                                                                                               |             |                         |                    |                  |                               |                                      |                         |
| 406   | Widening and Strengthening of NH 353 C from Km, 243/000 to 269/000 ( Total Km,26.00) Guggigudam to Govindpur section of Sakoli - Wadsa Armori - Gadchiroli - Ashti - Allapalli - Sironcha Road in Gadchiroli                                                                                                                               | Maharashtra | 18.20                   | 81                 | 23-11-21         | 23-05-23                      | 31-01-25                             | 15                      |
| 407   | Up-gradation of Tirora-Gondia, State Highway from existing km 163+213 (On SH- 335, Tirora) to km 191+456 ( On SH-335, Gondia Jn) [Design km.87.000 to km. 115.200] (Construction Length=28.200 km) NH 753 to Two lane with paved shoulders in the state of Maharashtra on Engineering, Procurement & Construction(EPC) Mode Basis Contract | Maharashtra | 28.20                   | 288                | 01-11-21         | 24-04-23                      | 30-08-24                             | 46                      |
| 408   | Construction of four lane Parli Bypass ( Missing Link ) of NH 548 B from Km, 2/700 to 6/829 and ROB at Km, 3/485 in the state of Maharashtra on EPC mode                                                                                                                                                                                   | Maharashtra | 4.00                    | 60                 | 23-03-21         | 22-03-22                      | 31-03-25                             | 95                      |
| 409   | Construction of Major High - Level Bridges across Panvel - Mahad - Panjim road NH- 66(Old 17) at Km, 91/400 God River, Km, 94/400 Kal River, & Km, 161/400 Choradi River in Raigad district in the State of Maharashtra.                                                                                                                   | Maharashtra | 0.96                    | 29                 | 12-02-22         | 14-08-23                      | 31-12-24                             | 57                      |

|   SN. | Project Name                                                                                                                                                                                                                                                                                                                                               | State       |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   410 | Up-gradation to two lanes with paved shoulder / four lane configurations of Pack No. Nashik - IV of SH-55 ( NH 548 D) section - II Adhalgaon to Jamkhed section from Design Ch Km, 132/600 to Km, 195/375 on EPC mode in the state of Maharashtra.                                                                                                         | Maharashtra |                   62.76 |                399 | 11-02-22         | 10-08-23                      | 30-09-24                             |                      96 |
|   411 | Upgradatiobn and Rehabilitation of Section of NH 361 F from Parli (00/000) to Gangakhed (30/400) to Two Lanes with paved shoulder / Four lane configurations on EPC mode in the State of Maharashtra.                                                                                                                                                      | Maharashtra |                   30.4  |                224 | 14-02-22         | 16-09-23                      | 30-11-24                             |                      71 |
|   412 | Balance work of Up-gradation of two-lane paved shoulders of existing Km. 44+700 (NH-353I, Seldoh Junction) to Km. 54+780(NH-353I Kandhali Junction) and from existing Km. 54+780 (NH353I, Kandhli Junction to Km. 94+120 (NH353I, Pavnar Junction) [Design km. 39.200 to km. 88.620 of NH 353I in the State of Maharashtra On EPC Mode. [Length Km. 48.62] | Maharashtra |                   48.62 |                404 | 08-02-21         | 18-08-22                      | 30-10-24                             |                      69 |
|   413 | Construction of 4 Lane Flyover at Nagpur RTO Chowk To Nagpur University Campus from Ch 2/250 to 5/100 and 4 lane flyover at wadi/midc junction from km 8/360 to km, 10/300 on NH 53 in state of Maharashtra.                                                                                                                                               | Maharashtra |                    4.79 |                479 | 02-03-22         | 01-03-24                      | 30-01-25                             |                      71 |
|   414 | Upgradation of exhisting 2 lane flexible pavement to 2 lane paved shoulders rigid pavement from design chainage Km 66.00 to Design Km 82.440 (Start of Kolhapur Municipal corporation near Phulewadi to kale), design length 16.440 Km section on                                                                                                          | Maharashtra |                   16.44 |                168 | 10-11-22         | 13-05-24                      | 30-01-25                             |                      71 |

| SN.   | Project Name                                                                                                                                                                                                                                                                                            | State       | Total Length (in km.)   | TPC/TCC (in cr.)   | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   | Physical Progress (%)   |
|-------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|       | Talere Gaganbawada-Kolhapur road (NH 166G) in the state of Maharashtra on EPC mode                                                                                                                                                                                                                      |             |                         |                    |                  |                               |                                      |                         |
| 415   | Upgradation to 2L+PS from km 84/00 to km 101/00 of NH-61 Kalyan - Nirmal road.                                                                                                                                                                                                                          | Maharashtra | 15.00                   | 138                | 25-06-22         | 26-12-23                      | 31-03-25                             | 36                      |
| 416   | Strengthening and Widening of road Sakoli- Wadsa-Armori-Gadchiroli-Ashti- Allapalli - Sironcha National highway NH 353C in Km 262/00 to 321/00 including 16 minor Bridges and 2 Major Bridge (Total length 59 Km) (section from repanpalli to sironcha) in Gadchiroli Dist in the State of Maharashtra. | Maharashtra | 59.00                   | 281                | 01-06-22         | 31-05-24                      | 31-05-25                             | 36                      |
| 417   | Rehablitation and upgradation of Amboli Junction (design ch. 71+530) to Ajara (design ch.100+835) sect                                                                                                                                                                                                  | Maharashtra | 62.00                   | 574                | 25-11-22         | 24-11-24                      | 23-11-24                             | 92                      |
| 418   | "Rehabilitation and Upgradation of Bhokardan to Kumbhari Fata Design Ch. (Km 13+500 to 17+00) and Rajur to Jalna Design Ch. (Km 39+850 to 62+420) section of NH-753H to 2lane/4Lane configuration on EPC mode in the State of Maharashtra."                                                             | Maharashtra | 26.07                   | 291                | 04-01-23         | 26-06-24                      | 31-07-24                             | 98                      |

|   SN. | Project Name                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                        | State       |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   419 | Rehabilitation/Upgradation of existing Highway to 2L+PS/4 lane of Dhawali to Rajoli from Design Km.149+476 to 163+476 (existing Km.150+000 to 164+000), Pandhasala to Mohadongri from design Km.170+476 to 181+476 (existing Km.171+000 to 182+000), Ambeshivni Fata to Bodli from design Km.183+476 to 185+476 (existing Km.184+000 to 186+000) and Made Tukum to Gadchiroli from design Km.188+476 to 189+476 (existing Km.188+000 to 189+00) having length = 28 km of NH-930 of Dhawali to Gadchroli road in the | Maharashtra |                   28    |                316 | 04-03-24         | 04-09-25                      | 25-08-25                             |                       1 |
|   420 | Rehabilitation & Up-gradation of Mudkhed to Nanded section from Km. 372+000 to Km 388+400 of NH 161A i.e. Nanded-Bhokar- Himayatnagar-Kinwat-Mahur-Arani Road (Design chainage from Km 372+000 (Mudkhed) to Km 387+650 (Nanded) of NH 161A) (Length 15.65 Km) to 2/4Lane with paved shoulders configuration in the State of Maharashtra on EPC mode.                                                                                                                                                                | Maharashtra |                   15.65 |                207 | 03-04-23         | 02-04-25                      | 02-04-25                             |                      38 |
|   421 | Up-gradation to 4 laning of Daultabad T- point to Maliwada [from Design km.0.000 to km 4.000] and upgradation to 2 Lane with paved shoulders configuration of Devgaon Rangari to Shivoor [from design km 23.650 to km. 44.900] having Length=25.250 km of section Daultabad T point to Shivoor town [existing km 222+893 (On SH-16) to km 64+000 (On SH-51) of NH-                                                                                                                                                  | Maharashtra |                   25.25 |                185 | 04-10-22         | 27-03-24                      | 31-03-25                             |                      72 |

| SN.   | Project Name                                                                                                                                                                                                                                                                                                                                                                                        | State       | Total Length (in km.)   | TPC/TCC (in cr.)   | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   | Physical Progress (%)   |
|-------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|       | 752H in the state of Maharashtra on Engineering, Procurement & Construction (EPC) Mode .                                                                                                                                                                                                                                                                                                            |             |                         |                    |                  |                               |                                      |                         |
| 422   | Up gradation to 2L+PS/ 4 lane of NH-353E, in Chimur-Khadsangi Section from Km 52+700 to 60+600 (Length 6.70 KM) [Excluding Animal Underpass and its approaches from Km 53+410 to 54+610 (Length 1.20 Km)]& Concrete Overlay in Chimur Town from Km 45+550 to 46+715 (L=1.165 Km) in Chandrapur District on EPC mode in the state of Maharashtra                                                     | Maharashtra | 7.87                    | 71                 | 25-01-23         | 17-07-24                      | 17-07-24                             | 86                      |
| 423   | Strengthening to Allapalli - Bhamragad - Laheri in km 0/00 to 18/600 Road NH 130 D (Section from Junction 353C to Medpalli) of Gadchiroli District in the state of Maharashtra on EPC mode.                                                                                                                                                                                                         | Maharashtra | 18.60                   | 36                 | 20-03-23         | 20-12-23                      | 31-12-24                             | 0                       |
| 424   | Rehabilitation/ Upgradation of existing Highway to four lane standards in Kurkheda town from (km.413+257 to km 410+775), Two lane in Shankarpur â€'Gurnuli (km 424+00 to km 431+00) section and Reconstruction of Major Bridge at Ch. 448+558 (Bhuti Nallah) and Ch. 411+695 (Sati River bridge), Minor Bridge at Ch. 411+477 and Ch. 405+800 Lendhari Bridge) of NH 543 Bhamhapuri-wadsa-kurkheda- | Maharashtra | 10.82                   | 164                | 01-11-23         | 01-05-25                      | 01-05-25                             | 16                      |

| SN.   | Project Name                                                                                                                                                                                                                                                                                                    | State       | Total Length (in km.)   | TPC/TCC (in cr.)   | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   | Physical Progress (%)   |
|-------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|       | korchi-Deori-Amgaon road on EPC mode in the State of Maharashtra                                                                                                                                                                                                                                                |             |                         |                    |                  |                               |                                      |                         |
| 425   | Construction of two Major Bridges Across Gundenur Nalla along with Approaches of Length 1.72 km on Alapalli Bhamragarh to Maharashtra/Chattisgarh State Border Road of National Highways-130D from Chainage km 82/000 to km 84/000 in Gadchiroli District in the state of Maharashtra on EPC Mode (length= 2km) | Maharashtra | 2.00                    | 35                 | 25-01-23         | 21-07-24                      | 31-03-25                             | 58                      |
| 426   | Kopargaon to Savali Vihir section                                                                                                                                                                                                                                                                               | Maharashtra | 8.66                    | 195                | 21-01-23         | 13-07-24                      | 28-02-25                             | 46                      |
| 427   | Rehabilitation & upgradation of Jamkhed to Sautada Section of NH548 D (from km 195.375 to km 208.774, Length â€' 13.399 Km) to 2L +PS /4L configuration with rigid pavement in the state of Maharashtra on EPC mode.                                                                                            | Maharashtra | 13.40                   | 158                | 21-01-23         | 14-07-24                      | 28-02-25                             | 32                      |
| 428   | Rehabilitation and Up-gradation to 2L+PS of Rajewadiphata to Warandh Village Section (Km. 75.100 to 88.100 L= 13 Km ) part of Lonand- Bhor- Mahad - Mhapral - Mandangad - Pachral - Ambadave, NH-965 DD in the state of Maharashtra on EPC mode.                                                                | Maharashtra | 13.00                   | 127                | 02-03-23         | 31-08-24                      | 31-12-24                             | 65                      |

|   SN. | Project Name                                                                                                                                                                                                                                                                                                 | State       |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   429 | Strengthening in km 88/100 to 96/700 (Varandah village to Pune Raigad District Border) of NH 965DD in Raigad district in the State of Maharashtra on EPC Mode.                                                                                                                                               | Maharashtra |                    8.6  |                 36 | 02-03-23         | 31-08-24                      | 30-10-24                             |                      66 |
|   430 | Strengthening & Widening from Ashti to Lagam (from km 182+350 to km 199+400) (Length = 17.05 km) section of NH 353C (i.e. Sakoli-Wadsa-Armori-Gadchiroli- Ashti- Alapalli- Sironcha road) in Gadchiroli district in the state of Maharashtra on EPC mode                                                     | Maharashtra |                   17.05 |                 47 | 20-01-23         | 19-01-24                      | 30-09-24                             |                      95 |
|   431 | Construction of Jowai By-pass with paved shoulder connecting NH-40E at Km 214.00 and NH-44E at Km 58.210 including construction of Bridges (Total Length = 5.915 Km) in the State of Meghalaya. Job No. 44E/MG/2020-21/165.                                                                                  | Meghalaya   |                    5.92 |                 94 | 16-01-23         | 16-07-24                      | 31-12-24                             |                      53 |
|   432 | Construction of Retaining wall& Breast wall, pucca side drains, crash barriers,road signages etec from 23rd km to 63rd km and Construction of Breast wall at location at vulnerable location at tura town portion from 96th km to 101st km and improvement of junctio at 97th km of New NH-217.(Job No. 171) | Meghalaya   |                    0.01 |                  9 | 14-08-23         | 14-08-24                      | 30-09-24                             |                      75 |
|   433 | "Rehabilitation and Up-gradation of Nongstoin â€' Wahkaji section of Project Road Km 0+000 to Km 43+060 to Intermediate Lane with earthern shoulder under SARDP-NE Phase-A in the State of Meghalaya on EPC mode. (Job No:- SARDP- NE/Nong-Don-Maw/MG/2020-21/294)"                                          | Meghalaya   |                   43.06 |                303 | 08-02-22         | 10-08-23                      | 04-08-24                             |                      91 |

|   SN. | Project Name                                                                                                                                                                                                            | State     |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   434 | "Estimate for Balance Work of â€œConstruction of High Level Bridge across river Rongdik in km 121(Bridge No. 121/2) on NH-62 including approaches in the State of Meghalayaâ€GLYPH<157>.(Job No:-062- MG-2020-21-161) " | Meghalaya |                    0.01 |                 15 | 10-12-21         | 10-06-23                      | 31-03-25                             |                      60 |
|   435 | Strengthening/Construction/Widening to 2- lanee from km 89/00 to km 105/00 of NH- 154(New NH-6) NH Division-III in the State of Mizoram for the year 2022-23)JobNo 122                                                  | Mizoram   |                   16    |                 87 | 04-09-23         | 03-03-25                      | 03-03-25                             |                      34 |
|   436 | Construction of steel arch bridge with concrete deck across river Tlawng at km 5/200 of NH-44A in the State of Mizoram. (Job No. 044A/MZ/2018-19/115)                                                                   | Mizoram   |                    0    |                 42 | 27-03-21         | 27-03-23                      | 31-08-24                             |                      79 |
|   437 | Widening of existing single lane to intermediate lane road from Mokokchung to Chare via Dikhu in the state of Nagaland on EPC mode                                                                                      | Nagaland  |                   20.64 |                193 | 19-06-23         | 18-06-25                      | 18-06-25                             |                      46 |
|   438 | Development of Existing 2 Lane pavement including strengthening of NH-36 from Km160/000 to Km 166/880 in Dimapur City Portion in the State of Nagaland.                                                                 | Nagaland  |                    6.88 |                 22 | 01-09-23         | 31-08-24                      | 31-10-24                             |                      44 |
|   439 | Rehabilitation of Dimapur ROB at Km 108.240 on NH-29 in the State of Nagaland                                                                                                                                           | Nagaland  |                    0.12 |                  3 | 28-08-23         | 27-05-24                      | 31-03-25                             |                       0 |
|   440 | Widening of existing single/intermediate lane road to 2 lane road from km. 72.4.to km 83.00 on NH-61 in the state of Nagaland on EPC mode                                                                               | Nagaland  |                   10.44 |                122 | 22-03-22         | 22-03-24                      | 30-11-24                             |                      83 |
|   441 | Widening of existing Single lane / Intermediate lane road to 2 lane from Km 101 to Km 125 of NH 61                                                                                                                      | Nagaland  |                   24    |                252 | 18-06-24         | 17-06-26                      |                                      |                       0 |

|   SN. | Project Name                                                                                                                                                                                                                                                                                        | State    |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   442 | Widening to Existing single lane /intermediate lane to 2 lane from Km185.00 to Km 220.00 of NH-61 (New NH- 02) in the state of Nagaland.                                                                                                                                                            | Nagaland |                   31.05 |                297 | 21-07-22         | 20-07-24                      | 20-03-25                             |                      55 |
|   443 | Widening to Existing single/intermediate rane to 2 lane from Km 135 to Km 147 and from Km 156.00 to Km 168 of NH-61 (new NH-2) in the state of Nagaland                                                                                                                                             | Nagaland |                   23.06 |                226 | 04-08-22         | 03-02-24                      | 28-02-25                             |                      73 |
|   444 | Strengthening of road from km 6.00 to 40.00 of NH-61 (new NH-2) under NH division Kohima in the State of Nagaland                                                                                                                                                                                   | Nagaland |                   34    |                 59 | 01-11-22         | 01-05-24                      | 30-06-24                             |                      97 |
|   445 | Construction of 4 lane ROB with approaches in lieu of LC No. RV-172 at km 176.00 of NH-201 (present NH-26) at Kesinga including land acquisition in the state of Odisha on EPC mode under Annual Plan 2021-22                                                                                       | Odisha   |                    3.55 |                324 | 10-05-23         | 08-05-25                      | 31-03-26                             |                      11 |
|   446 | Construction of H.L Major Bridge at Ch. 323/957, H.L. Major Bridge at Ch. 323/780 & RCC Box at Ch. 323/500 over Kolab river, near Patraput (Koraput district) on NH-326 in the State of Odisha.                                                                                                     | Odisha   |                    0.12 |                 24 | 06-01-23         | 03-01-25                      | 03-01-26                             |                       5 |
|   447 | Improvement of Road Safety through providing Metal beam crash barriers, Removal of Black spot by improvement of Junctions and Improvement of night time visibility by providing highway lighting from km 35/700 to km 71/117 of NH-220 in the state of Odisha under Road Safety Annual Plan 2021-22 | Odisha   |                    0.01 |                  8 | 21-12-22         | 20-03-23                      | 31-08-24                             |                       0 |
|   448 | Construction of Bridge across Simuli Nallah (missing link) at km 107/470 of NH-220 in                                                                                                                                                                                                               | Odisha   |                    0.7  |                 12 | 01-12-22         | 31-05-24                      | 31-12-24                             |                      31 |

| SN.   | Project Name                                                                                                                                             | State   | Total Length (in km.)   | TPC/TCC (in cr.)   | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   | Physical Progress (%)   |
|-------|----------------------------------------------------------------------------------------------------------------------------------------------------------|---------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|       | the State of Odisha under Annual Plan 2021-22.                                                                                                           |         |                         |                    |                  |                               |                                      |                         |
| 449   | Construction of four lane bypass to Jeypore town on NH-26 including land acquisition in the State of Odisha under Annual Plan 2021-22.                   | Odisha  | 4.91                    | 135                | 22-05-23         | 21-05-25                      | 31-07-25                             | 11                      |
| 450   | Construction of Bypass to Khordha town from Km 294/000 to 300/300 on NH-57 including LA in the State of Odisha on EPC mode.                              | Odisha  | 6.30                    | 157                | 03-05-23         | 02-11-24                      | 31-03-25                             | 32                      |
| 451   | Construction of bypass to Nayagarh town from km 235.469 to 252.482 of NH-57 including land acquisition in the state of Odisha.                           | Odisha  | 17.01                   | 300                | 01-05-23         | 30-04-25                      | 30-04-25                             | 47                      |
| 452   | Widening to 2L with PS from km 239/9 to 295/0 (Nayagarh - Khurdha) of NH-57 in the state of Odisha.                                                      | Odisha  | 52.11                   | 224                | 06-08-18         | 05-08-20                      | 31-08-24                             | 92                      |
| 453   | Widening to 2L with PS from km 0/0 to 119/0( Except 81-91) of NH-157 (Charichhak to Bhanja Nagar) in the state of Odisha.                                | Odisha  | 106.62                  | 288                | 15-02-17         | 14-02-19                      | 31-08-24                             | 96                      |
| 454   | Construction of Railway over Bridge at km 60/200 Matiapada on Puri-Konark Road, NH-316 (LC No KP-42 of Khurdha - Puri main line) in the state of Odisha. | Odisha  | 0.01                    | 138                | 10-04-23         | 09-04-25                      | 09-04-25                             | 0                       |
| 455   | Construction of Bypass road to Balangir town from km 72/400 (Desing km 0/0) to km 79/800 (Design km 11/670) of NH-26 in the State of Odisha.             | Odisha  | 11.67                   | 239                | 26-04-23         | 25-10-25                      | 30-04-26                             | 20                      |

|   SN. | Project Name                                                                                                                                                               | State   |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   456 | Widening and strengthening to 2L+PS including LA of Kandarpur-Balikuda from km 277/500 to 318/970 of NH-55 in the State of Odisha under Annual Plan 2021-22.               | Odisha  |                   41.47 |                500 | 05-06-23         | 04-06-25                      | 04-06-25                             |                      48 |
|   457 | Widening & strengthenlng to 2L+PS from km 0,000 to 40.000 (Dhaugaon- Podamari section) of NH 326 in the State of Odisha under Annual Plan 2021.22.                         | Odisha  |                   40    |                187 | 05-02-24         | 04-02-26                      | 04-02-26                             |                       6 |
|   458 | Construction of 4 HL bridges at Ch. 377/420, Ch. 423/800, Ch. 433/750 and Ch. 484/500 on Malkangiri-Motu Road on NH- 326 in the State of Odisha under Annual Plan 2021-22. | Odisha  |                    4.47 |                 58 | 22-05-23         | 21-05-25                      | 21-05-26                             |                      13 |
|   459 | Construction of two lane with paved shoulders including Land Aqcuisition from km 56/860 to km 68/369 of NH-59 (Rigdol - Belgaon) in the state of Odisha under EPC mode     | Odisha  |                   11.51 |                 96 | 27-06-23         | 26-06-25                      | 26-06-25                             |                      35 |
|   460 | Construction of proposed Bypass at Reamal on NH-53 in the State of Odisha under Annual Plan 2021-22 (Job No. NH-53-ORS- 2021-22-638)                                       | Odisha  |                    3.3  |                 66 | 10-05-23         | 04-02-24                      | 30-12-24                             |                      60 |
|   461 | Widening to 2L with PS from Km 269/300 to 328/200 of NH-49 in the state of Odisha.                                                                                         | Odisha  |                   56.6  |                199 | 01-08-18         | 31-01-20                      | 31-08-24                             |                      98 |
|   462 | Widening and Strengthening to 4L+PS/2L+PS from km 0.000 to 35.800 (Kuakhia - Mangalpur section) of NH 20 in the state of Odisha on Annual Plan 2021-22                     | Odisha  |                   35.8  |                636 | 07-02-24         | 06-02-26                      | 06-02-26                             |                       6 |

|   SN. | Project Name                                                                                                                                                                                                                                                                              | State   |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   463 | Widening of existing road of Kalinga Ghat in Valley side for elimination of Black spot using innovative Reinforced Earth Composite/Hybrid system from km 86/330 to 86/615 including Reconstruction Minor Bridge at Ch. 86/700 of NH-157 in the State of Odisha under Annual Plan 2021-22. | Odisha  |                    0.3  |                 30 | 28-08-23         | 27-08-24                      | 31-12-24                             |                      20 |
|   464 | Construction of Kotpad Bypass to two lane with paved shoulder configuration on NH- 63 in the State of Odisha under Annual Plan 2021-22.                                                                                                                                                   | Odisha  |                   14.31 |                 74 | 05-01-24         | 01-07-25                      | 30-09-25                             |                      13 |
|   465 | Widening & Strengthening to two lane with paved shoulder from km 59/594 to 60/042 & km 60/292 to 63/400 (Missing section of Rairangpur to Jashipur Section) of NH-220 under NH(O) in Annual Plan 2022-23 in the State of Odisha                                                           | Odisha  |                    3.56 |                 31 | 04-12-23         | 03-06-25                      | 03-06-25                             |                      26 |
|   466 | Realignment from km 227.770 to 227.970, km 233.260 to 233.980, km 234.090 to 234.860 and km 235.980 to 236.770 of NH- 26 (Missing section of Bhawanipatna Koksara section) on EPC mode in the State of Odisha under Annual Plan 2022-23                                                   | Odisha  |                    2.48 |                 28 | 07-06-24         | 28-11-25                      |                                      |                       0 |
|   467 | Widening to 2 lane with paved shoulder of NH-26 from km 319/280 to km 345/480 (Boriguma - Jeypore) in the state of Odisha.                                                                                                                                                                | Odisha  |                   26    |                 95 | 15-11-19         | 07-07-21                      | 31-12-24                             |                      93 |
|   468 | Strengthening to NH-20 from km 0/0 to 14/0 (Champua-Rimuli)& Link Road to NH- 20 from 14/0 to 14/69 (at Parsala) and connecting road from Rimuli Square at km 14/0 to 1/430 of NH-520 for the year 2019- 20 in the state of Odisha on EPC mode.                                           | Odisha  |                   15.94 |                 15 | 27-07-20         | 26-01-21                      | 31-08-24                             |                      95 |

|   SN. | Project Name                                                                                                                                                                                                                                 | State   |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   469 | Widening & Strengthening to two lane with paved shoulder from km 0/000 to 35/840 of NH-220 (Tiring to Rairangpur Section) on the EPC basis in the state of Odisha.                                                                           | Odisha  |                   35.84 |                 95 | 04-12-20         | 03-06-22                      | 31-08-24                             |                      88 |
|   470 | Widening and strengthening to two lane with paved shoulders from km 296/500 to 336/500 (Mundamarai to Ratanpur Section) of NH-59 in the state of Odisha on EPC mode.                                                                         | Odisha  |                   40    |                126 | 04-02-21         | 29-07-22                      | 30-08-24                             |                      93 |
|   471 | Construction of road from km 0/0 to 72/0 of NH-26 such as 4 lane from km 0/0 to 21/0 (Bargarh to Barpali) and widening & strengthening of double lane with paved shoulder from km 21/0 to 72/0 (barpali to Bolangir) in the state of Odisha. | Odisha  |                   72    |                414 | 17-06-21         | 16-12-23                      | 15-12-24                             |                      80 |
|   472 | Rectification of accident prone area with widening of curve& re-alignment the road of Govindapally Ghat portion at Ch. 348/900 and 350/400 of NH-326 in the State of Odisha under Road Safety Annual Plan 2022-23                            | Odisha  |                    1.34 |                  8 | 13-03-24         | 13-03-25                      | 13-03-25                             |                       0 |
|   473 | Strengthening of the stretch from Rairangpur to Jashipur (35/840 to 71/120) except from 59/594 to 60/042 and 60/292 to 63/400 of NH-220 in the state of Odisha on EPC Mode.                                                                  | Odisha  |                   31.72 |                 56 | 04-03-24         | 03-03-25                      | 03-03-25                             |                      64 |
|   474 | Widening of 2L to 2L+PS from Km 86/040 to Km 91/770 & Km 103/260 to Km 107/870 of NH-220 in the State of Odisha for the year 2022-23                                                                                                         | Odisha  |                    8.45 |                 35 | 20-03-24         | 19-03-25                      | 19-03-25                             |                       0 |

|   SN. | Project Name                                                                                                                                                                                                  | State   |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   475 | Construction of New Minor Bridge across Jeriguda Nallah at Km 297.520 (Design Ch) of NH-326 including approaches in the state of Odisha on EPC Mode under Annual plan 2022-23                                 | Odisha  |                    0.6  |                  9 | 11-03-24         | 02-09-25                      | 02-09-25                             |                       0 |
|   476 | Rectification of accident prone area with widening of curve& re-alignment the road of Jeypore Ghat area at Ch. 349/000 and Ch. 347/800 of NH-26 in the State of Odisha under Road Safety Annual Plan 2022-23. | Odisha  |                    1.05 |                  7 | 15-03-24         | 15-03-25                      | 15-03-25                             |                       0 |
|   477 | Construction of Baghamari Bypass on NH- 57 from km 281.700 to km 285.330 in the state of Odisha on EPC mode Under Annual Plan 2022-23 in the state of Odisha ( Job No.NH-57-OD-2022-23-659)                   | Odisha  |                    3.63 |                 53 | 15-03-24         | 14-09-25                      | 14-09-25                             |                       0 |
|   478 | Widening and strengthening to NH-26 from km 367/480 to 376/480 for the year 2022- 23 in the State of Odisha                                                                                                   | Odisha  |                    9    |                 44 | 16-03-24         | 09-09-25                      | 09-09-25                             |                       0 |
|   479 | Construction of truck parking at Bijakhaman of Bolangir town from km 79/700 to 80/00 adjacent to NH-26 in the state of Odisha.                                                                                | Odisha  |                    0.01 |                 12 | 17-01-22         | 16-10-22                      | 31-08-24                             |                      81 |
|   480 | Construction of Bypass on NH-59 from Km 336/350 to 349/910 (13.56 km) near Berhampur town including 4-lane RoB in the state of Odisha.                                                                        | Odisha  |                   13.56 |                197 | 30-03-22         | 29-03-24                      | 31-03-25                             |                      34 |
|   481 | Construction of 5 HL Bridges at km 379/000 (Pangam), km 439/400 (Potteru), km 444/237 (Kongurukonda), km 457/075 (MV- 90) and km 468/150 (MV-96) of NH-326 (Malkangiri-Motu Road) in the state of Odisha.     | Odisha  |                    9.72 |                154 | 02-07-22         | 30-06-25                      | 30-06-26                             |                      24 |

|   SN. | Project Name                                                                                                                                                                                                                                                      | State   |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   482 | Widening to two lane with paved shoulder of Bhanjanagar to Aska road of NH-157 from km 119/000 to 159/500 (Design chainage km 117/000 to 157/500) in the state of Odisha on EPC mode.                                                                             | Odisha  |                   40.5  |                 88 | 28-03-22         | 19-09-23                      | 30-11-24                             |                      65 |
|   483 | Construction of four lane ROB and its approaches in lieu of existing Level Crossing No. RV-71 at km 435 on NH-217 (New NH- 353) at Khariar including land acquisition under NH(O) in Annual Plan 2021-22 for the state of Odisha for F.Y. 2021-22 to F.Y 2033- 34 | Odisha  |                    1.69 |                154 | 27-06-23         | 26-12-24                      | 30-06-25                             |                      16 |
|   484 | Strengthening of road from km. 47.100 to 49.350& Km. 64.00 to 78.940 of NH-71B (New 919) under NH Division Gurgaon in the state of Haryana for the year 2021-22                                                                                                   | Haryana |                   17.19 |                 35 | 01-03-23         | 31-12-23                      | 31-05-24                             |                      99 |
|   485 | Constn. of 4 lane ROB at NH RD 181.00 on level X-ing no. LC124 at Loharu of Sadalpur- Rewari Rly line Km.174/5-174/6 in Bhiwani distt.                                                                                                                            | Haryana |                    0    |                 51 | 28-01-21         | 27-01-22                      | 31-05-24                             |                      94 |
|   486 | Construction of four lane Pinjore Bye pass from Km. 0.00 to 7.70 on EPC Mode.                                                                                                                                                                                     | Haryana |                    7.7  |                158 | 12-12-17         | 11-12-19                      | 30-08-24                             |                      93 |
|   487 | Construction of ROB and its approaches parallel to existing ROB in Lieu level crossing at Km 1.8 on NH-65(New NH-152) at Ambala in the state of Haryana                                                                                                           | Haryana |                    0    |                 20 | 07-12-17         | 06-12-19                      | 31-12-24                             |                      65 |
|   488 | Strengthening of NH-919 from km 4.700 to km 13.300 and from km 49.350 to km 64.00 in Haryana State                                                                                                                                                                | Haryana |                   23.21 |                 55 | 01-08-23         | 31-07-24                      |                                      |                      98 |
|   489 | Construction 2 lane ROB at NH RD 1.460 on level X-ing no. 138B at Pinjore of Ambala- Kalka Rly line km 204/6 - 204/7 in                                                                                                                                           | Haryana |                    0    |                 42 | 04-06-19         | 03-12-21                      | 31-12-24                             |                      92 |

| SN.   | Project Name                                                                                                                                                                                                                                                                        | State   | Total Length (in km.)   | TPC/TCC (in cr.)   | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   | Physical Progress (%)   |
|-------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|       | Panchkula Distt.                                                                                                                                                                                                                                                                    |         |                         |                    |                  |                               |                                      |                         |
| 490   | Construction of 4 lane ROB AT NH RD 25.190 ON level X-ing no. 13 at pali of Rewari phulera Rly line Km 16/5-16/6 in Rewari Distt. On EPC basis                                                                                                                                      | Haryana | 0.00                    | 75                 | 26-07-19         | 22-01-22                      | 31-05-24                             | 98                      |
| 491   | Widening to two lane with paved shoulder from km 197.27 to km 225.610 and Km 241.50 to 243.300 of NH-148B (Surewala Mor to Harayana/Punjab border)                                                                                                                                  | Haryana | 30.10                   | 150                | 22-02-24         | 21-08-25                      |                                      | 45                      |
| 492   | Construction of ROB & its approaches in lieu of existing level crossing No. C-23/T-2 at km 221.050 on NH-65 (New NH-152) near Siwani Town in the state of Haryana on EPC Mode.                                                                                                      | Haryana | 0.01                    | 43                 | 31-05-22         | 30-11-23                      | 28-02-25                             | 40                      |
| 493   | Development to four-lanes with paved side shoulder of Jalandhar-Hoshiarpur section of NH-70 [New NH No. 3] from existing km 11.400 to km 49.200 including construction of Hoshiarpur bypass in the State of Punjab on EPC mode under NHDP-IV. (Job No. NH- 03-PB-NHDPIV-2015-16-29) | Punjab  | 39.13                   | 1070               | 23-10-17         | 22-10-19                      | 31-12-25                             | 44                      |
| 494   | Construction of 2 lanes ROB over L.C.NO. S- 53/T-2 atCH. 50+665 of NH-703A (Jalandhar - Kapurthala - Sultanpur Lodhi - Makhu) in the State of Punjab on EPC mode. (Job No. NH-703A-PB-2021-22-556)                                                                                  | Punjab  | 0.01                    | 88                 | 21-12-23         | 20-12-25                      |                                      | 12                      |
| 495   | Strengthening of road from Km 82.400 to Km 104.200 from Rampura to Maur of NH- 254 under NH division no.2, Bathinda in the State of Punjab for the year 2022-23 (21.800 Km). (Job No: NH-254-PB-2022-23--                                                                           | Punjab  | 21.80                   | 38                 | 20-07-23         | 19-04-24                      | 31-07-24                             | 86                      |

| SN.   | Project Name                                                                                                                                                                                                                                                                                                                   | State   | Total Length (in km.)   | TPC/TCC (in cr.)   | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   | Physical Progress (%)   |
|-------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|       | 557)                                                                                                                                                                                                                                                                                                                           |         |                         |                    |                  |                               |                                      |                         |
| 496   | Four Laning with paved shoulders from Km 29.00 to Km 36.25 section of Jalandhar- Kapurthala-Sultanpur Lodhi-Lohian Makhu Road NH-703A (7.25 Kms) under NH division Jalandhar in the State of Punjab for the year 2022-23. (Job No: NH-703A-PB- 2022-23-561)                                                                    | Punjab  | 7.25                    | 53                 | 08-12-23         | 07-06-25                      |                                      | 12                      |
| 497   | Development to four lanes with paved side shoulder of Jalandhar-Hoshiarpur section of NH-03 (Old NH-70) from design Ch. 7.00+830 (Existing Km 8+000) at village Jandu Singha to design Ch. 11.400 (Existing Km 11.570) at village Madar, District Jalandhar in the State of Punjab on EPC mode. (Job No. NH-03-PB-2018-19-500) | Punjab  | 3.57                    | 15                 | 13-09-19         | 12-05-20                      | 26-12-24                             | 90                      |
| 498   | Construction of Jakhal Bypass with 2-lane + paved shoulders from Km. 239.480 (Existing Chainage 239.400 ) to 244.480(Existing Ch. 244.750) of NH-148B on EPC Mode in the State of Punjab. (Job No. NH-148B-PB- 2018-19-508)                                                                                                    | Punjab  | 5.00                    | 50                 | 09-01-20         | 08-01-21                      | 31-12-25                             | 7                       |
| 499   | Rehabilitation and up-gradation to 2 lane with paved shoulder of NH-703A from Makhu (Design Ch 0+000) to Arifke (Design Ch 24+600) including constrcution of two ROBs (Project Length =24.600 km) in the State of Punjab on EPC mode.(Job No. NH-                                                                              | Punjab  | 24.60                   | 171                | 15-11-19         | 14-05-21                      | 31-12-24                             | 79                      |

| SN.   | Project Name                                                                                                                                                                                                                                                                                                                                                | State   | Total Length (in km.)   | TPC/TCC (in cr.)   | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   | Physical Progress (%)   |
|-------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|       | 703A-PB-2017-18-489)                                                                                                                                                                                                                                                                                                                                        |         |                         |                    |                  |                               |                                      |                         |
| 500   | Permanent rectification of Black Spot by means of construction of VUP on NH-05 from Km 9.243 to 10.426 (old Km 201.895 to 203.078) (1.183 km.) section, Ferozepur to Indo Pak Border in the State of Punjab.(Job No. NH-05-PB-2020-21-RSCE- 08)                                                                                                             | Punjab  | 0.01                    | 30                 | 07-01-22         | 06-07-23                      | 31-07-24                             | 98                      |
| 501   | Construction of single span (4-laned) 135m Long Steel Bridge on Phagwara-Banga- Nawanshahar-Ropar road at RD. 86.900 on Sirhind Canal of NH-344A in Ropar city in the State of Punjab on EPC mode. (Job No. NH-344A-PB-2021-22-534)                                                                                                                         | Punjab  | 0.01                    | 80                 | 22-02-22         | 21-11-22                      | 31-07-24                             | 79                      |
| 502   | Up-gradation to two lane with paved shoulder configuration of NH-354 Section Arifkes-Ferozepur-Muktsar-Malaut from Km 201.500 to Km 212.500 & Km 229.690 to Km 269.960 and strengthening of existing pavement from Km 212.500 to Km 229.690 (excluding Km 218.500 to 223.690) of NH-354 on EPC Mode in the State of Punjab. (Job No. NH-354-PB-2020-21-532) | Punjab  | 63.27                   | 263                | 16-10-23         | 15-04-25                      |                                      | 27                      |
| 503   | Work sanction for Construction of 2 lane ROB at Railway Crossing No. C-28A on Abohar-Fazlika Rail section at Km 39/3-4 & on NH-07 at Km 12.560 on Fazlika Border in the State of Punjab on EPC mode.(Job No.                                                                                                                                                | Punjab  | 0.01                    | 38                 | 28-02-23         | 31-08-24                      |                                      | 62                      |

| SN.   | Project Name                                                                                                                                                                                                                                                                                                               | State     | Total Length (in km.)   | TPC/TCC (in cr.)   | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   | Physical Progress (%)   |
|-------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|       | NH-07-PB-2021-22-549)                                                                                                                                                                                                                                                                                                      |           |                         |                    |                  |                               |                                      |                         |
| 504   | Work of Widening/upgradation of 2-Lane with paved shoulder of Sri Muktsar Sahib to Malout road from Km 279.400 to Km 307.060 section of NH-354 in the State of Punjab on EPC mode. (Job No. NH-354-PB- 2021-22-555)                                                                                                        | Punjab    | 27.66                   | 153                | 16-10-23         | 15-04-25                      |                                      | 49                      |
| 505   | Up-gradation to 2 lane with Paved shoulder from Charbhuja at Design km 0.00 (existing km 150.00) to Neechli Oden (Nathdwara) at Design ch. Km 88.800 (existing km 55.950) of NH-162E on EPC mode.                                                                                                                          | Rajasthan | 88.80                   | 838                | 27-09-23         | 26-09-25                      | 26-09-25                             | 30                      |
| 506   | Upgradation to Two lane with Paved Shoulder from existing chainage km 207.700 (Design Ch. 208+550) to km 216.440 (Design Ch. 216+890) [Sagwara Bypass]& from existing km 227.470 (Design Ch. 227+900) to Km 244.060 (Design Ch. 235+00) [Garhi- Partapur Bypass] section of NH-927A in the State of Rajasthan on EPC Mode. | Rajasthan | 15.44                   | 188                | 21-08-23         | 20-08-25                      | 20-08-25                             | 29                      |
| 507   | Construction of 2 lane with Paved Shoulder for Northern Bypass Phase-II of Kota city in the State of Rajasthan.                                                                                                                                                                                                            | Rajasthan | 12.92                   | 318                | 15-10-23         | 14-04-25                      | 14-04-25                             | 4                       |
| 508   | Widening to four lane with paved shoulders from km 166.00 to km 172.200 on old NH- 89 at Nagaur City in the State of Rajasthan on EPC mode.                                                                                                                                                                                | Rajasthan | 6.20                    | 18                 | 22-02-23         | 21-08-24                      | 21-08-24                             | 99                      |

|   SN. | Project Name                                                                                                                                                                                                                                                | State     |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   509 | Upgradation & Rehabilitation to Two lane with Paved Shoulder of Ghagariya- Munabao section from Km 69.910 to Km 126.355 of NH-25 Ext (design length 56.445 Km) in the State of Rajasthan on EPC Mode.                                                       | Rajasthan |                   56.45 |                235 | 02-08-23         | 01-08-25                      | 01-03-25                             |                      58 |
|   510 | Reconstruction of four lane including divider work from vijay vallabh chouraha upto Manasar bridge via mundwa chouraha at Nagaur (left out city portion) of NH-62 in the State of Rajasthan on EPC mode.                                                    | Rajasthan |                    3.04 |                 35 | 05-07-23         | 04-07-24                      | 31-08-24                             |                      84 |
|   511 | Construction of Four Lane with Paved Shoulder Rohat Bypass from Starting from Design Chainage Km 0+000 (Km 345+349 of Jodhpur- Pali Section NH-65)to Design Chainage Km 4+913 (Km 349+100 of Jodhpur- Pali Section NH-65) in State of Rajasthan on EPC Mode | Rajasthan |                    4.91 |                 86 | 20-12-18         | 19-12-19                      | 31-08-24                             |                      80 |
|   512 | Construction of two lane with paved shoulder configuration of (i) Chippa barod bypass of New NH-752 (old NH-90) from Km. 55+430 to km 64+530 (Design Ch- 0+000 to 8+300)                                                                                    | Rajasthan |                    9.2  |                 73 | 14-11-19         | 14-05-21                      | 31-12-24                             |                      28 |
|   513 | Construction of balance work of 2 lane with paved shoulder of from Km 0/0 to 148/0 of Ajmer-Naguar section of NH -58 (old NH 89)                                                                                                                            | Rajasthan |                   36.13 |                255 | 20-08-20         | 19-08-22                      | 31-10-24                             |                      98 |
|   514 | Construction of 2 lane with paved shoulder Aklera Bypass from Km. 90+840 on New NH-752 (old NH-90) to km 387+400 on New NH-52 (old NH-12), (Design Ch-0+000 to 5+000), (Total length 5.000 km) on EPC Mode                                                  | Rajasthan |                    5    |                 51 | 10-02-21         | 09-02-22                      | 31-12-24                             |                      25 |

|   SN. | Project Name                                                                                                                                                                                                                                                                                                             | State     |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   515 | Rehabilitation of existing alignment between km 12.170 to 13.680 & km 25.400 to 28.400 (Kundal- Jhadol section) of NH- 58E in the State of Rajasthan.                                                                                                                                                                    | Rajasthan |                    4.51 |                  4 | 10-02-24         | 09-08-24                      | 09-08-24                             |                      50 |
|   516 | Rehabilitiation of NH-311 from Km 0 to 7.4 & from Km 18.00 to 36.600 in the State of Rajasthan on EPC mode.                                                                                                                                                                                                              | Rajasthan |                    0.99 |                 30 | 08-07-24         | 06-01-25                      | 06-01-25                             |                       0 |
|   517 | Beawer Gomti 4L+PS from km 58.245 to km 108.600 Pkg-I                                                                                                                                                                                                                                                                    | Rajasthan |                   50.35 |                379 | 14-10-21         | 13-10-23                      | 13-10-24                             |                      88 |
|   518 | Widening/ Strengthening/ Up-gradation to two lane with paved shoulder from existing chainage km 216.440 to 227.470, 243.630 to 251.120 & Strengthening From km 214.600 to 216.440, 227.470 to 243.630 (Sagwara, Gadi, Partapur,Nayagaon- Wajwana) section of NH-927A in the State of Rajasthan on EPC mode -(Package V). | Rajasthan |                   36.52 |                 95 | 01-11-21         | 30-04-23                      | 30-09-24                             |                      95 |
|   519 | Construction of 4 lane Road Over Bridge from Design Chainage at Km 0.000 (Km. 102 of NH-325) to Design Chainage at Km 1.060 in a length of 1.060 Kms.                                                                                                                                                                    | Rajasthan |                    0    |                 92 | 18-10-21         | 17-10-23                      | 31-08-24                             |                      87 |
|   520 | Construction of 4-lane ROB and its approaches in lieu of existing LC no. C-328A at km. 0/500 on NH-25E on Barmer â€' Jasai road crossing Barmer Munabao railway line in district Barmer of EPC mode in the state of Rajasthan.                                                                                           | Rajasthan |                    0.01 |                 55 | 18-10-21         | 17-10-23                      | 31-08-24                             |                      88 |

|   SN. | Project Name                                                                                                                                                                                                                                                                                                                                                                                                                                                               | State     |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   521 | Construction of 2 lane with paved shoulder for the work of "Development of remaining sections of NH-325 (Balotra to sanderao via Jalore) to 2 lane with paved shoulder configuration by Construction of Byasses for town portions:(1) Asotra- Brahmdham bypass (2)Siwana Bypass (3) Mokalsar Bypass (4) Major realignment at Kathadi (5) Major realignment at Bishangarh (6) Jalore Bypass (7) Ahore Town portion (8) Dujana Bypass in the state of Rajasthan" on EPC Mode | Rajasthan |                   41.46 |                411 | 12-05-22         | 11-05-24                      | 31-03-25                             |                      48 |
|   522 | Construction of proposed 2-lane ROB and it approaches in lieu of existing Level crossing no. A-142 at km. 1.0 on NH-709E near Sadalpur railway station in District Churu.                                                                                                                                                                                                                                                                                                  | Rajasthan |                    0.7  |                 36 | 02-08-22         | 01-08-24                      | 01-08-24                             |                      82 |
|   523 | Widening of Pachpadra-Bagundi Section to 4 Lane from Km 73/60 to 95/70 of NH-25 on EPC mode in the state of Rajasthan.                                                                                                                                                                                                                                                                                                                                                     | Rajasthan |                   22.1  |                195 | 12-12-22         | 11-12-24                      | 11-12-24                             |                      51 |
|   524 | Upgradation to Two Lane Paved Shoulder in km 33/0 to 126/520 of NH-23 (Old NH-11B) Kothun-Lalsot-Karoli-Dholpur road in the state of Rajasthan under EPC mode (Length-93.52 Km).                                                                                                                                                                                                                                                                                           | Rajasthan |                   93.52 |                150 | 02-09-22         | 01-09-24                      | 31-03-25                             |                      53 |
|   525 | 4 lane divided carriageway from km 0.000 (Km. 144.200 of NH-15 (New NH-68) to km 21.042 (Km 160.700 of NH-15 (New NH-68)) Barmer bypass of NH-15 (New NH-68) on EPC rnode in the State of Rajasthan.                                                                                                                                                                                                                                                                       | Rajasthan |                   21.04 |                452 | 16-08-22         | 15-08-24                      | 15-08-24                             |                      96 |

|   SN. | Project Name                                                                                                                                                                                                                                       | State     |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   526 | Construction of Pratapgarh City Bypass 2 Lane with paved shoulder configuration from existing km 74.00 to km 81.600 (Design Chainage Km 0+00 to km 11+165) on NH-113 on EPC Mode in the State of Rajasthan.                                        | Rajasthan |                   11.17 |                 99 | 12-04-23         | 11-10-24                      | 11-10-24                             |                      34 |
|   527 | Construction & Widening of ROB Existing (Railway Portion & approach) at Km 76 of old NH-116 (New NH-552Ext.) in Swaimadhopur City in the State of Rajasthan on EPC Mode                                                                            | Rajasthan |                    0.01 |                 43 | 18-11-22         | 17-11-24                      | 17-11-24                             |                      40 |
|   528 | Construction of Two lane with Paved Shoulder for Fatehpur Bypass (Design Km 0.000 to Km 7.400) , Mandawa Bypass (Design Km 20.925 to Km 27.300)& Jhunjhunu Bypass (Design Km 41.625 to Km 54.689) of NH-11 on EPC Mode in the state of Rajasthan . | Rajasthan |                   26.84 |                186 | 14-02-23         | 13-08-24                      | 15-02-25                             |                      64 |
|   529 | Construction of Two-Lane with Paved Shoulder for Rajgarh Bypass from Design Chainage Km 0.000 to Km 5.400 & Pilani Bypass from Design Chainage Km 35.840 to Km 43.120 on NH-709 Extn on EPC Mode in the state of Rajasthan.                        | Rajasthan |                   12.68 |                108 | 28-11-22         | 29-05-24                      | 31-08-24                             |                      98 |
|   530 | Upgradation of two lane paved shoulder from Shahpura existing km. 0.00 (Design Ch. 0+00) to Thanagazi existing Km.37+352 (Design Ch. 36+810) of NH-248A on EPC mode in the State of Rajasthan.                                                     | Rajasthan |                   36.81 |                174 | 01-02-23         | 31-07-24                      | 28-03-25                             |                      57 |

|   SN. | Project Name                                                                                                                                                                                                                                                    | State      |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   531 | Balance work of Rehabilitation and upgrading to 2L+PS having length of 1.340 Km Pratapgarh-Padi section (from km 152/80 to 153/100, 156/650 to 157/180, 172/340 to 172/850 of NH-113 in the state of Rajasthan.                                                 | Rajasthan  |                    1.34 |                  7 | 14-11-22         | 13-11-23                      | 30-10-24                             |                      91 |
|   532 | Replacement of Existing Steel Bridge at Km 6+780, Km 23+660, Km 26+935 with pre- fabricated modular steel bridges and construction of bailey suspension bridge at Km 52+500 on NH-310A (Tashi view point to Mangan Road) in the State of Sikkim under EPC Mode. | Sikkim     |                    0.01 |                 36 | 23-11-23         | 22-11-24                      |                                      |                      20 |
|   533 | Construction of two lane with paved shoulder Gangtok Bypass Road from Ranipool to Burtuk Ch 0.00 Km to 23.316 (L=23.316 Km) in the State of Sikkim                                                                                                              | Sikkim     |                   23.32 |                385 | 23-05-22         | 22-05-24                      | 13-01-25                             |                      75 |
|   534 | Strengthening of NH-310A at selected stretches from Tashi View Point to Rangrang (Km 0+000 to Km 32+000) & (Km 32+000 to Km 51+230) in the State of Sikkim                                                                                                      | Sikkim     |                   26.51 |                 45 | 17-10-22         | 16-04-24                      | 30-11-24                             |                      83 |
|   535 | Construction of Vehicular Underpass at km 6/600 of Ariyalur Byepass Road on NH 226 Extn (New NH 136) on Engineering, Procurement & Construction (EPC) Mode under Annual Plan 2021-22 in the State of Tamilnadu                                                  | Tamil Nadu |                    0.87 |                 30 | 15-12-22         | 06-06-24                      | 30-11-24                             |                      62 |

|   SN. | Project Name                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                               | State      |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   536 | Reconstruction of minor bridges at Km.158/280, Km.186/560 & Km.212/840 and Widening of minor bridges at Km.170/325, Km.184/760, & Km.218/010 of Kollam - Thirumangalam Road NH 208 (New NH 744) on Engineering, Procurement & Construction (EPC) Basis                                                                                                                                                                                                                                                                     | Tamil Nadu |                    0.08 |                 13 | 14-12-22         | 13-06-24                      | 06-09-24                             |                      60 |
|   537 | Widening to 4 lane in Km.40/510 to 41/450 and Strengthening from km 15/600 to 57/400, 19/800, Km. 36/000 to 54/500, Km.55/375 to Km.58/600 to 59/600, Km. 60/200 to 61/900, Km.62/600 to 64/000, Km.74/000 to 75/126, Km.76/373 to 76/450 & Km.77/600 to 90/275 including Geometrical Improvement at Km.37/400& Km.46/800, Construction of retaining wall & breast wall, construction of storm water drain, reconstruction & widening of culverts and Foot over bridge at Km.78/900 of NH 85 (Old NH-49 Extn.) on EPC Mode | Tamil Nadu |                   42.7  |                 95 | 20-02-23         | 14-05-24                      | 14-11-24                             |                      93 |
|   538 | Four laning of Ottanchatram to Palani section from Km 30/700 to Km 55/000 of NH 209(New NH-83) including footpath for pedestrian and way side amenities except from Km 37/870 to 38/130,Km 39/2 to Km 41/0, from Km 43/4 to Km 44/100, From Km 47/4 to Km 51/0 and from Km 52/2 to 52/965 on EPC Mode under Annual Plan 2022-23 in the state of Tamilnadu                                                                                                                                                                  | Tamil Nadu |                   17.17 |                172 | 18-05-23         | 08-11-24                      | 08-11-24                             |                      56 |

|   SN. | Project Name                                                                                                                                                                                                                                                                                                                                   | State      |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   539 | "Construction of Bypass to Gudiyatham Town in Km 23/100 - 29/250 including Land Acquisition and Shifting of NH-234 (Mangalore - Villupuram Road) (New NH- 75) on Engineering Procurement and construction EPC basis contract in the state of Tamilnadu (Gudiyatham Byepass)."                                                                  | Tamil Nadu |                    7.3  |                244 | 19-05-23         | 18-11-24                      | 18-11-24                             |                      54 |
|   540 | "Constructions of additional 2 lane High level bridge across the river Kamandala at Km 92/8 of NH-234 (New NH-38) (Mangalore - Villupuram Road) on Engineering Procurement and construction EPC basis contract in the state of Tamilnadu. (Kamandala River)"                                                                                   | Tamil Nadu |                    0.08 |                 10 | 01-02-23         | 01-08-24                      | 25-07-24                             |                      78 |
|   541 | Construction of LVUP at Km 109/10 of NH-4 (New NH-40) (Chennai-Chittoor Bangalore road)on Engineering Procurement and construction EPC basis contract in the state of Tamilnadu.                                                                                                                                                               | Tamil Nadu |                    0.5  |                 16 | 16-02-23         | 15-08-24                      | 15-08-24                             |                      18 |
|   542 | Improvement from Km 94/0-96/0, 96/2- 96/8, 97/6-101/0, 102/0-103/0, 138/0- 139/3, 142/0-151/4 including protective works and CD works of Thirumangalam - Kollam Road NH744 (Old No208) on Engineering and Procurement & Construction (EPC) Basis contract under Annual Plan 2022-23 in the state of Tamilnadu.Job No.(NH-744-TN-2022-23- 1017) | Tamil Nadu |                   17.7  |                 36 | 10-05-23         | 10-05-24                      | 06-08-24                             |                      85 |

|   SN. | Project Name                                                                                                                                                                                                                                                                                                                                                                                                                                                                                    | State      |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   543 | Construction of ROB and their approaches at Km 99/4(LC Gate No.503 / Spl-A-3 / E) of NH 744 (Old NH 208) Kollam- Thirumangalam Road on Engineering Procurement & Construction (EPC) mode in the State of Tamil Nadu -Under Annual Plan 2022-23(Job No. NH-744 (Old NH 208)-TN- 2022-23-1026)                                                                                                                                                                                                    | Tamil Nadu |                    1.23 |                 53 | 15-09-23         | 14-09-24                      | 14-09-24                             |                      64 |
|   544 | Widening from two lane with paved Shoulder to four lane with paved shoulder and improvements from Km 26/5 - 34/2, km 35/6 - 40/2, km 42/2 - 53/2,km 55/8 - 56/2,km 58/7 - 61/2,km 76/6 - 81/3 and widening from two lane with paved shoulder to four lane with paved shoulder from Km 40/2-42/2, Km 53/2-55/8,Km 61/2-66/7,Km 67/2-72/4 and improvements from km 34/2 - 35/6 including CD works of NH 81 (Coimbatore - Chidambaram)(Old NH-67) (Nagapattinam- Trichy-Coimbatore-Gudalur) on EPC | Tamil Nadu |                   47.6  |                275 | 07-11-23         | 06-11-25                      | 06-11-25                             |                      32 |
|   545 | Construction of Bypass to Bagalur town branching from Km.3/0 (Kothapalli) and joining at Km 9/350 (Jee Mangalam) including LA & shifting of NH 207 (New NH 648                                                                                                                                                                                                                                                                                                                                  | Tamil Nadu |                    4.58 |                 90 | 04-01-24         | 03-07-25                      | 03-07-25                             |                      10 |

|   SN. | Project Name                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                            | State      |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   546 | Widening from Two lane with paved shoulder to four lane with paved shoulder and Strengthening in Km 0/8 - 17/6, 18/0 - 25/0, 25/500 - 27/900, 29/6 - 34/0& Km 39/0-50/570 and strengthening in km17/6- 18/0, 25/0-25/5, 27/9-29/6 and widening from Four lane to four lane with paved shoulder and strengthening in km 34/0- 39/0 including centre median in selected stretches, Construction of Storm water drain including Widening and Reconstruction of CD works and Additional Bridge at Km 39/8 of NH 532 (Cuddalore - Vridhachalam - Salem Road) | Tamil Nadu |                   42.69 |                257 | 22-01-24         | 14-07-25                      | 14-07-25                             |                      20 |
|   547 | Strengthening of two lane with paved shoulder from Km 17/8 - 18/2, construction of two lane with paved shoulder from Km 18/2 to Km 20/0 and construction of four lane with paved shoulder from Km 20/0 to Km 35/6 of Salem - Thirupathur - Vaniyambadi road (NH-179A) on EPC mode under Annual Plan 2022-23 in the state of Tamil Nadu (Job.No.NH-179A-TN-2022-23- 1025)                                                                                                                                                                                | Tamil Nadu |                   18.02 |                170 | 01-02-24         | 01-08-25                      | 01-08-25                             |                      17 |
|   548 | Widening to Two Lane with Paved shoulders from Km 414/4-428/0 and Strengthening from Km 422/0 - 425/0 of NH 67 including CD works and Protective works in the state of Tamilnadu on EPC mode.                                                                                                                                                                                                                                                                                                                                                           | Tamil Nadu |                   13.6  |                 36 | 05-10-20         | 02-06-22                      | 31-05-24                             |                      83 |
|   549 | "Reconstruction of Existing ROB at km 113/4 and Construction of Grade Separator at Km 113/8 of NH 4 (Chennai - Chittoor -                                                                                                                                                                                                                                                                                                                                                                                                                               | Tamil Nadu |                    0.01 |                 34 | 03-08-20         | 19-01-23                      | 30-09-24                             |                      96 |

| SN.   | Project Name                                                                                                                                                                                                                                                                                                                                                        | State      | Total Length (in km.)   | TPC/TCC (in cr.)   | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   | Physical Progress (%)   |
|-------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|       | Bangalore Road)"                                                                                                                                                                                                                                                                                                                                                    |            |                         |                    |                  |                               |                                      |                         |
| 550   | Construction of Grade Separator at Km 218/6 of NH 67 (Nagappatinam-Guddalore- Mysore Road )(New NH-81)in the State of Tamilnadu on EPC Basis                                                                                                                                                                                                                        | Tamil Nadu | 0.58                    | 31                 | 28-12-20         | 21-06-22                      | 31-07-25                             | 0                       |
| 551   | Construction of ROB at km 22/2 of NH 49 Extn (New NH No 85) (Madurai - Cochin road) & Railway chainage in km 19/2-3 in lieu of LC-17 between Vadapalanji & Usilampatti Railway stations under Sethubharatham project on Engineering, Procurement and Construction (EPC) Basis contarct.                                                                             | Tamil Nadu | 0.01                    | 59                 | 22-02-21         | 22-02-23                      | 31-12-24                             | 81                      |
| 552   | "Construction of ROB and their Approaches at Km 81/800 (Near Kannamangalam) in Lieu of Existing LC No.109A/3T at Railway Km 130/23-25 of NH-234 (Mangalore â€' Villupuram Road) inlcuding Land Acquistion on Engineering, Procurement & Construction (EPC) Basis Contract in the State of Tamil Nadu. (Job No.NH-234-NH- 2020-21-944)"                              | Tamil Nadu | 1.10                    | 99                 | 03-03-23         | 03-03-25                      | 03-03-25                             | 20                      |
| 553   | Permanent improvements to the Black spot ID TN(02) 635 at New Cinema Junction at Km 62/4-63/0 by providing additional High level Bridge @Km62/6-62/880 including widening of existing road with Centre median, Storm water drain, CD works and junction improvements of NH 45A (New NH 32) (Villupuram - Pondy-Nagapattinam Road) on EPC basis contract in State of | Tamil Nadu | 0.60                    | 31                 | 24-01-24         | 13-01-26                      | 13-01-26                             | 1                       |

| SN.   | Project Name                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                        | State      | Total Length (in km.)   | TPC/TCC (in cr.)   | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   | Physical Progress (%)   |
|-------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|       | Tamil Nadu (Spans of 21.00m c/c 273m junction improvement)                                                                                                                                                                                                                                                                                                                                                                                                                                                                                          |            |                         |                    |                  |                               |                                      |                         |
| 554   | "Construction of an additional two lane bridge with approaches at km 249/6 of NH- 948 (Old NH-209) (Bangalore-Coimbatore section) on Engineering, Procurement & Construction (EPC) basis contract under Annual Plan 2022-23 in the state of Tamil Nadu" (Job No.NH-948-TN-2022-23-1020)                                                                                                                                                                                                                                                             | Tamil Nadu | 0.10                    | 9                  | 31-01-24         | 01-08-25                      | 01-08-25                             | 65                      |
| 555   | Widening from Two Lane Paved Shoulder to Four Lane with Paved Shoulder Km 81/300 - 86/630, Km 88/600 - 90/550, Km 90/550 - 90/850 (RHS) Km 90/850 - 96/300 & 97/600-110/700 of NH-81 (Old NH-67 - Km 221/600-234/700, Km 236/000 - 241/450,Km 241/450-241/750(LHS), Km 241/750 - 243/700 & Km 245/670 - 251/000) and Strengthening from Km 81/300 - 86/500 and Km 87/600 - 96/300 of NH-81 (old NH-67 Km 236/000 - 244/700 and Km 245/800 - 251/000) of NH-81 (Coimbatore - Chidambaram Section) (Old NH-67) (Nagapattinam - Gudalur - Mysore Road) | Tamil Nadu | 26.13                   | 137                | 07-03-24         | 29-08-25                      | 29-08-25                             | 0                       |

|   SN. | Project Name                                                                                                                                                                                                                                                                                                                                                            | State      |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   556 | Improvements to existing Paver block carriageway at Km 429/2 - 430/8 & Km 433/2 (Selected Stretches) and Providing safety measures at vulnerable location of Km 397/2, 397/4, 398/4, 398/6, 399/4, 399/6, 399/10, 400/2, 400/4 & 400/10 including of CD works and Protective works and Improvemets to Charring Cross Junction at Km 430/8 - 431/4 of NH 67 (New NH 181) | Tamil Nadu |                    3.45 |                 42 | 09-02-24         | 08-02-25                      | 08-02-25                             |                      18 |
|   557 | Strengthening from Km 0/0 -1/500& from Km 30/830 to 32/230 of NH 383 (Kottampatti - Thiruppathur section) on Engineering,Procurement & Construction (EPC) basis Constract under Annual Plan 2022-23 in the state of Tamil Nadu.                                                                                                                                         | Tamil Nadu |                    2.9  |                 12 | 01-02-24         | 30-07-24                      | 31-10-24                             |                       8 |
|   558 | "Construction of ROB at Km 93/4 of NH 49 Extn. (Madurai - Cochin road) in lieu of LC 85 and Railway Km 89/7-8 in between Theni and Bodi Railway Stations.Under SethuBharatham project on EPC Mode."                                                                                                                                                                     | Tamil Nadu |                    0.85 |                 45 | 29-10-21         | 29-10-23                      | 28-10-24                             |                      19 |
|   559 | Construction of ROB at Km 75/8 of NH 49 Extn. (Madurai - Cochin road) in lieu of LC 68 and Railway Km 72/6-7 in between Aundipatti and Theni Railway Stations Under SethuBharatham Project on Engineering, Procurement & Construction (EPC) Basis Contract in the state of Tamil Nadu                                                                                   | Tamil Nadu |                    1.26 |                 92 | 29-10-21         | 29-10-23                      | 27-10-24                             |                      43 |

|   SN. | Project Name                                                                                                                                                                                                                                                                                                                            | State      |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   560 | Widening to Two Lane with paved shoulders from Km 456/0 - 463/0 & Km 466/0 - 466/4 and Strengthening from Km 456/0 - 472/0 of NH-67 (New No 181) including widening of minor Bridge at Km 458/8 & Construction of CD works and Protective works n Engineering Procurement & Construction (EPC) Basis Contract in the state of Tamilnadu | Tamil Nadu |                   16    |                 96 | 01-09-22         | 31-08-24                      | 31-08-24                             |                      93 |
|   561 | Construction of 4 lane with paved shoulders Thiruvayaru Bypass in between existing Km.55/926 to 62/680 in NH 226Extn. (New NH 136) on Engineering, Procurement & Construction (EPC) Basis Contract under NH(O) Annual Plan 2021-22 in the state of Tamil Nadu.                                                                          | Tamil Nadu |                    6.75 |                191 | 12-10-22         | 11-10-24                      | 11-10-24                             |                      75 |
|   562 | Construction of Flyover at Km 520/000 to 521/650 near BHEL junction on Pune - Hyderabad Section of NH-65 under NH(O) on EPC mode in the State of Telangana.                                                                                                                                                                             | Telangana  |                    1.65 |                131 | 13-10-22         | 12-10-24                      | 31-12-24                             |                      39 |
|   563 | Widening to 2 lane with Paved Shoulders of Medak - Siddipet section from Km 0/0 to km 70/0 of NH-765DG in the State of Telangana under Annual plan 2021-22 on EPC mode â€GLYPH<157>                                                                                                                                                     | Telangana  |                   70    |                882 | 31-01-23         | 30-01-25                      | 30-06-25                             |                      51 |
|   564 | Widening to two lane with paved shoulders from Km 0/000 to Km 45/946 of Nizampet- Narayankhed-bidar section of NH-161B in the state of Telangana under Annual Plan 2021-22 on EPC mode under NH(O)                                                                                                                                      | Telangana  |                   45.95 |                513 | 20-02-24         | 19-02-26                      | 19-02-26                             |                       0 |

|   SN. | Project Name                                                                                                                                                                                                                                             | State     |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   565 | Widening to two lane with paved shoulders of 'Bodhan Basar Bhainsa ' section from Km 38/900 to 95/300 of NH-161BB in the state of Telangana under Annual Plan 2021-22 on EPC Mode under NH ( O).                                                         | Telangana |                   56.4  |                644 | 09-12-22         | 08-12-24                      | 30-06-25                             |                      50 |
|   566 | Widening and Strengthening to 2/4 lane with paved shoulders of Mahabubnagar â€' Chincholi section from Km 0/0 to Km 60/255 of NH-167N in the state of Telangana under Annual plan 2021-22 on EPC mode(package-I) under NH(O) (Job No.167N-TS-2021-22-75) | Telangana |                   60.25 |                704 | 19-01-23         | 18-01-25                      | 31-07-25                             |                      42 |
|   567 | Construction of HLB across river Godavari at km 166/0 of Vijayawada jagadalpur road of NH 221 (New NH 30) in the State of Andhra Pradesh on EPC mode                                                                                                     | Telangana |                    2.4  |                 98 | 22-07-14         | 21-07-16                      | 31-03-25                             |                      94 |
|   568 | Rehabilitation and upgradation of NH-221 from km 121/0 to 165/0 (Rudrampur to Bhadrachalam section) to two lane with paved shoulder under NHDPIV in the state of Telangana through EPC mode                                                              | Telangana |                   43.19 |                295 | 25-02-15         | 24-02-17                      | 31-03-25                             |                      83 |
|   569 | Widening to 2/4 Lane with paved shoulders from Km 182.120 to Km 227.600 of NH 167 on Haggari-Jadcherla Road on EPC mode under NH(O) in the state of Telangana                                                                                            | Telangana |                   45.92 |                298 | 21-02-17         | 20-02-19                      | 31-08-24                             |                      95 |
|   570 | 6-laning of km 9.900 to km 19/948 (Aramgarh to Shamshabad Section) of Hyderabad-Bangalore section of NH-44 Under NH(O) EPC basis in the state of Telangana                                                                                               | Telangana |                   10.05 |                283 | 11-05-18         | 09-05-20                      | 31-08-24                             |                      93 |

|   SN. | Project Name                                                                                                                                                                                                                                                                                                                                                                   | State     |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   571 | Widening to two lane with paved shoulders from Km 0/000 to Km 79/300 of Kalwakurthy - Kollapur section of NH-167K in the state of Telangana under annual plan 2021-22 on EPC mode under NH(O).                                                                                                                                                                                 | Telangana |                   79.3  |                887 | 12-07-23         | 11-07-25                      | 11-07-25                             |                      29 |
|   572 | Widening and strengthening to 4 lane / 2- lane with paved shoulders of Mahabubnagar - Chincholi section from km 60/255 to Km 102/834 of NH-167N in the State of Telangana on EPC mode.                                                                                                                                                                                         | Telangana |                   42.58 |                631 | 09-10-23         | 08-10-25                      | 08-10-25                             |                      11 |
|   573 | Widening to 4 lane for the permanent rectification of 7 black spots falling in Km 170/250 to 180/600 on Nizamabad- Jagadalpur section of NH-63 in the state of Telangana under Road Safety Annual Plan 2021-2022â€GLYPH<157> in the state of Telangana. (EPC Mode).                                                                                                            | Telangana |                    9.8  |                 60 | 26-09-22         | 25-12-23                      | 31-03-25                             |                      41 |
|   574 | "Improvement of Road Safety through rectification of identified black spot ID TG (02) - 436 by Reconstruction of arch giving access to entire width of Carriageway near Sammakka-Sarakka Arch from Km 231,420 to Km 232.580 of Warangal Mulugu section of NH-163 in the state of Telangana under Road Safety Annual Plan 2021-22 under INH(OJ"" (Job No. : 163-TS-2021-22-85)" | Telangana |                    1.16 |                 13 | 29-03-23         | 28-09-23                      | 31-08-24                             |                      79 |
|   575 | "Improvement of Road Safety through rectification of identified black spot ID TG (02) - 248 by Permanent improvement of junctions near chinnaboyina pelli from Km242.400 to 243.240 of Warangal Mulugu section of NH-163 in the state of Telangana                                                                                                                             | Telangana |                    0.84 |                  7 | 29-03-23         | 28-09-23                      | 31-08-24                             |                      78 |

| SN.   | Project Name                                                                                                                                                                                                                                                                                                                             | State     | Total Length (in km.)   | TPC/TCC (in cr.)   | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   | Physical Progress (%)   |
|-------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|       | under Road Safety Annual Plan 2021-22 under NH(O)"" (Job No. : 163-TS-2021-22- 86)-"                                                                                                                                                                                                                                                     |           |                         |                    |                  |                               |                                      |                         |
| 576   | "Improvement of Road Safety through rectification of identified black spot ID TG (02) - 249 by Permanent improvement of junctions near Peddagollaguder from Km 287.200 to Km 288.240 of Warangal Mulugu section of NH-163 in the state of Telangana under Road Safety Annual Plan 2021-22 under NH(O)"" (Job No. : 163-TS- 2021-22-87)-" | Telangana | 1.04                    | 10                 | 29-03-23         | 28-09-23                      | 31-08-24                             | 67                      |
| 577   | Improvements from Km 182+570 to Km 187+723 and 320m Link Road to SH-2 including widening of Road from Km 185+230 to 185+920 of NH-167 in the Municipal limits of Miryalaguda Town in the state of Telangana on EPC Mode under Annual Plan 2022-23 (JOB No: NH-167-TS- 2022-23-99)                                                        | Telangana | 5.20                    | 124                | 11-09-23         | 10-04-24                      | 30-11-24                             | 48                      |
| 578   | Widening to 2 lane with Paved Shoulders of Siddipet-Elkathurthy section from Km 69/978 to km 133/619 of NH-765DG in the State of Telangana under Annual plan 2021- 22 on EPC mode                                                                                                                                                        | Telangana | 63.64                   | 575                | 22-12-22         | 21-12-24                      | 21-12-24                             | 58                      |
| 579   | Construction of 4-lane flyover at Amberpet- X road, Hyderabad on NH-202 in the State of Telangana                                                                                                                                                                                                                                        | Telangana | 1.46                    | 217                | 29-06-21         | 28-06-23                      | 31-12-24                             | 75                      |

|   SN. | Project Name                                                                                                                                                                                                                                                                                                                                                                                                                      | State     |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   580 | Construction of Animal Under Passages(AUPs) along with approaches from km 683 860 to km 684.290, km 690 690 to km 691 860, km 694.140 to km 695.480, km 697.780 to Km 698.150 ( Balance works of the EPC work of "Widening and Strengthening to two lane with paved shoulders from km 678+555 to km 699+655) of Nirmal to Khanapur section of NH 61 in the state of Telangana under NH(O) on EPC mode under Annual Plan 2022-2023 | Telangana |                    3.31 |                 82 | 25-01-24         | 06-12-25                      | 06-12-25                             |                      16 |
|   581 | Improvement to Junction at Km. 30/6-8, 34/3-450, Km.36/3-500, Road safety Improvements and widening to 4lane from Km 30/8 to 34/450 & 36/3 to 37/950 including Rectification of identified Black spot ID TG-(02)-386 on Khammam- Kurvi section of NH-365A in the state of Telangana                                                                                                                                               | Telangana |                    5.5  |                 67 | 09-10-23         | 08-10-24                      | 08-10-24                             |                      50 |
|   582 | Road Safety Annual Plan Permanent rectification of black spots at TG-(02)-115 (km 39/6 to 40/10), TG-(02)-448(38/650- 39/150), TG (02)-387(41/4-41/9), TG-(02)- 388 (km 43/8-44/3) including improving road safety and the riding quality of the road surface and Junction at Km.38/875, 40/775, 41/750 , 43/410 on Khammam- Kurvi section of NH-365A in the State of Telangana                                                   | Telangana |                    7.1  |                 58 | 09-10-23         | 08-10-24                      | 31-12-24                             |                      15 |

|   SN. | Project Name                                                                                                                                                                                       | State     |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   583 | Construction of six lane elevated corridor from km 7.950 ( Uppal) to km 14.200 of NH- 163 to De-Congest the urban limits of Hyderabad-Bhoopalapatnam section on EPC mode in the state of Telangana | Telangana |                    6.25 |                627 | 02-07-18         | 01-07-20                      | 28-02-26                             |                      44 |
|   584 | Rehabiitation and upgradation from km 121/000 to 154/000 (Nakrekal to Mallampally section of NH-365 to 2 lane with paved shoulders in the state of Telangana in the EPC mode                       | Telangana |                   33    |                193 | 08-06-18         | 08-12-19                      | 31-08-24                             |                      92 |
|   585 | Widening and Strengthening of Nirmal to Khanapur section from Km 678.555 to Km 699.655 (21.100 Km) of NH-61 Extended to two lane with paved shoulder under EPC mode in the State of Telangana.     | Telangana |                   21.1  |                142 | 09-09-20         | 08-09-22                      | 31-08-24                             |                      96 |
|   586 | Widening to 2 lane with paved shoulders from 0.00 to 32.970 of Adilabad to Bela section of NH 353B in the State of Telangana                                                                       | Telangana |                   32.97 |                491 | 04-05-24         | 03-05-26                      | 03-05-26                             |                       0 |
|   587 | 6-Laning of Pune-Hyderabad Section of NH- 65 from Km 493/0 to Km 524/0 from Sangareddy X Roads to Madinaguda in the State of Telangana                                                             | Telangana |                   29.4  |               1298 | 04-07-24         | 04-07-26                      | 03-07-26                             |                       0 |
|   588 | Widening to Two lane with paved shoulders from 106/830 to 158/496 of Yellareddy- Rudrur Section of NH-765D in the state of Telangana on EPC mode under NH(O) under Annual plan 2022-23             | Telangana |                   51.67 |                500 | 06-07-24         | 05-07-26                      | 05-07-26                             |                       0 |

|   SN. | Project Name                                                                                                                                                                                                                        | State     |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   589 | Balance Works of Rehabilitation and Upgradation of Nakrekal to Nagarjunasagar section to 2L+PS/4L from Km 1.000 to Km 86.057 of NH-565 under NH(O) for the year 2020-21 in the State of Telangana on EPC Mode                       | Telangana |                   85.45 |                370 | 24-07-21         | 23-07-23                      | 31-08-24                             |                      93 |
|   590 | Improvement of Road Safety through provision of Service road and Vehicular Underpass from Km 20/000 to 21/150 on Hyderabad-Bangalore section of NH-44 in the State of Telangana under NH(O) on EPC mode.                            | Telangana |                    1.15 |                 21 | 17-11-21         | 17-10-22                      | 30-09-24                             |                      63 |
|   591 | Improvements and widening to 6-lane + PS with drains from Km 14/200 to Km 18/600 of Hyderabad-Bhoopalapatnam section of NH-163 in the state of Telangana.                                                                           | Telangana |                    4.4  |                 48 | 11-11-21         | 12-10-22                      | 31-12-24                             |                      86 |
|   592 | Construction/Reconstruction of 4 lane ROB in Jadcherla Town in km 17+000 to km 18+000 of Jadcherla â€'Kalwakurthy section of NH -167 in the State of Telanganaâ€GLYPH<157>.                                                         | Telangana |                    1    |                 46 | 22-10-21         | 21-10-22                      | 30-04-25                             |                      28 |
|   593 | Strengthening and improvement of Road Safety of Hyderabad-Bhupalapatnam section of NH-163 from Km 215/0 to 231/0, Km 236/0 to Km 247/0, Km 294/6 to 307/3 in the state of Telangana under Annual Plan 2021-22 on EPC Mode NH(O)-TSP | Telangana |                   39.7  |                 48 | 28-04-22         | 25-01-23                      | 31-10-24                             |                      40 |
|   594 | Strenghening and improvement of road safety from Km 59/200 to 67/200 of sironcha-Atmakur section of NH-353C in the state of Telangana on EPC mode.                                                                                  | Telangana |                    8    |                 86 | 05-05-22         | 04-05-23                      | 30-09-24                             |                      92 |

|   SN. | Project Name                                                                                                                                                                                                                                                                                                                        | State     |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   595 | Widening & Strengthening of Existing 2L+PS to 4 lane + PS from Km 150+000 to Km 159+000 and Km 165+400 to Km 186+000 of NH-163 (old NH-202) under NH (O) for the year 2020-21 on EPC Mode in the state of Telangana.                                                                                                                | Telangana |                   29.6  |                317 | 18-07-22         | 16-07-24                      | 31-08-25                             |                      66 |
|   596 | "Rehabilitation and Upgradation of LB- Nagar to Malkapur section to 6-Lane main carriageway with service roads, drains cum footpath, including VUPs and widening of Minor bridge& road safety provisions from Km. 15/00 to Km 40/00 of NH-65 (Old NH- 9) under NH (O) for the year 2020-21 in the state of Telangana on EPC Mode. " | Telangana |                   22.5  |                545 | 23-07-22         | 22-07-24                      | 30-06-25                             |                      58 |
|   597 | Strengthening and Widening of 2-Lane with Paved Shoulder from km 0/0 to km 8/380 of NH-63 in the State of Telangana under EPC mode NH(O)                                                                                                                                                                                            | Telangana |                    8.38 |                 48 | 27-10-22         | 26-04-24                      | 31-08-24                             |                      89 |
|   598 | Rehabilitation and Up-gradation of Valigonda to Thorrur Section to Two Lane with Paved Shoulders from Km 39.180 to Km 108.300 of NH-930P in the State of Telangana on Engineering, Procurement and Construction (EPC) Basis                                                                                                         | Telangana |                   69.12 |                549 | 29-12-22         | 28-12-24                      | 31-03-25                             |                      45 |
|   599 | Widening of Existing 2 Lane Bridge to 4 lane at Km 4/4 of Nizamabad â€' Jagdalpur Section of NH-63 in the state of Telangana under Annual Plan 2021-22 on EPC mode                                                                                                                                                                  | Telangana |                    0.8  |                 60 | 27-10-22         | 26-04-24                      | 31-08-24                             |                      87 |
|   600 | Widening and Improvement of existing carriage way to 2 lane with paved shoulders from Km. 86/160 to 131/730 of Jangaon- Duddeda section of NH-365B in the State of                                                                                                                                                                  | Telangana |                   45.57 |                423 | 19-12-22         | 18-12-24                      | 18-12-24                             |                      57 |

| SN.   | Project Name                                                                                                                                                                               | State         | Total Length (in km.)   | TPC/TCC (in cr.)   | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   | Physical Progress (%)   |
|-------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|       | Telangana on EPC Mode                                                                                                                                                                      |               |                         |                    |                  |                               |                                      |                         |
| 601   | Construction of one flyover at Km 2+735 and one Major bridge at Km 31+260 on NH- 730 on EPC basis                                                                                          | Uttar Pradesh | 0.01                    | 127                | 09-12-22         | 08-06-24                      | 31-12-24                             | 65                      |
| 602   | Construction of 4-lane green field highway from Km. 35.000 to Km. 49.155 of NH-731A with paved shoulders on Hybrid Annuity Mode in the state of Uttar Pradesh                              | Uttar Pradesh | 14.16                   | 698                | 30-10-23         | 29-10-25                      |                                      | 51                      |
| 603   | Rehabilitation and upgradation from km 51.600 to km 75.700 of NH-321G (Nuhkhas to Etah section) to two lane with paved shoulder configuration under EPC mode in the State of Uttar Pradesh | Uttar Pradesh | 24.10                   | 344                | 28-02-24         | 28-08-25                      | 28-08-25                             | 12                      |
| 604   | Construction of Two Lane with paved shoulder highway from Design Ch.0.000 to Ch.49.2OO of NH-731B on EPC Mode                                                                              | Uttar Pradesh | 49.20                   | 716                | 30-11-23         | 29-11-25                      |                                      | 23                      |
| 605   | Construction of two lane with paved shoulder from existing Km.0.000 to Km.55.610 (design km. 0.000 to km. 54.048) of NH-124D                                                               | Uttar Pradesh | 54.05                   | 841                | 09-02-24         | 08-02-26                      |                                      | 3                       |
| 606   | Construction of ROB at Km.168.231 on NH- 76 in the state of Uttar Pradesh on EPC mode                                                                                                      | Uttar Pradesh | 0.01                    | 64                 | 11-03-24         | 11-09-25                      |                                      | 7                       |
| 607   | Construction of ROB at Km.146.488 of NH- 76 including approaches on EPC basis in the State of Uttar Pradesh                                                                                | Uttar Pradesh | 0.01                    | 79                 | 20-12-23         | 19-06-25                      | 31-12-25                             | 16                      |
| 608   | Construction of 4-lane highway with paved shoulders from Km 49.155 to Km 74.700 of NH-731A on Hybrid Annuity Mode in the                                                                   | Uttar Pradesh | 25.55                   | 1157               | 01-02-24         | 31-01-26                      |                                      | 12                      |

| SN.   | Project Name                                                                                                                                                                                      | State         | Total Length (in km.)   | TPC/TCC (in cr.)   | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   | Physical Progress (%)   |
|-------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|       | state of Uttar Pradesh                                                                                                                                                                            |               |                         |                    |                  |                               |                                      |                         |
| 609   | Construction of ROB at Km.202.992 on NH- 76 in the state of Uttar Pradesh on EPC mode                                                                                                             | Uttar Pradesh | 0.01                    | 51                 | 25-09-23         | 24-03-25                      | 31-12-25                             | 16                      |
| 610   | Widening to four lane with paved shoulder from Design Km.49.200 to Km.89.285 of NH-731B on EPC mode in the state of Uttar Pradesh                                                                 | Uttar Pradesh | 40.09                   | 918                | 15-01-24         | 14-01-26                      | 14-01-26                             | 13                      |
| 611   | Construction of four lane highway with paved shoulder from Km.74.700 to Km.112.950 of NH-731A (i/c Yamuna Bridge) on HAMin the state of Uttar Pradesh.                                            | Uttar Pradesh | 38.25                   | 1142               | 24-06-24         | 23-06-26                      | 23-06-26                             | 0                       |
| 612   | Construction of Jasra Bypass with four lane paved shoulder configurationfrom Km 379.670 on NH-76(New NH-35 ) to Km 18.00 on NH-27(New NH-30) on EPC in the State of Uttar Pradesh.                | Uttar Pradesh | 5.10                    | 274                | 15-03-24         | 15-09-25                      | 15-09-25                             | 20                      |
| 613   | Construction of Shohratgarh Bypass on NH- 730 under EPC mode in the State of Uttar Pradesh                                                                                                        | Uttar Pradesh | 6.27                    | 189                | 24-11-23         | 23-05-25                      | 23-05-25                             | 10                      |
| 614   | Improvement and Up-gradation to two Lane with Paved Shoulder Configuration from existing km. 420.00 (Shohrathgarh) to km. 454.00 (Uska Bazar) of NH-730 in the state of Uttar Pradesh (EPC) basis | Uttar Pradesh | 32.54                   | 510                | 15-03-24         | 14-09-25                      | 14-09-25                             | 5                       |
| 615   | Construction of Pratapgarh Bypass (Extension) connecting NH-31 to NH-330 on EPC mode in the State of Uttar Pradesh.                                                                               | Uttar Pradesh | 6.13                    | 225                | 01-01-24         | 30-06-25                      | 30-06-25                             | 24                      |

|   SN. | Project Name                                                                                                                                                                                                                    | State         |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   616 | Construction of Gilaula bypass with 2L+PS configuration starts near km 281.930 of NH-730 and ends near km 284.900 of NH- 730 on EPC mode                                                                                        | Uttar Pradesh |                    3.51 |                 62 | 06-01-24         | 05-11-24                      | 31-03-25                             |                      12 |
|   617 | Construction of Mariahu Bypass with four lane paved shoulder configuration (Km. 53.540 to Km.59.200) of NH-135A on EPC mode in the state of Uttar Pradesh                                                                       | Uttar Pradesh |                    7.39 |                438 | 29-02-24         | 28-02-26                      | 28-02-26                             |                       4 |
|   618 | "â€œRehabilitation and Up-gradation from km. 0+000 to km.40+390 of NH-730S (Maharajganjâ€'Nichloulâ€'Thuthibari) to two lane with paved shoulders in the State of U.P. on Engineering, Procurement & Construction (EPC) Basis." | Uttar Pradesh |                   40.39 |                809 | 05-06-24         | 06-12-25                      | 06-12-25                             |                       0 |
|   619 | Balance work of Construction of Ring Road for Raebareli City on eastern side of NH- 24B (Phase-1) on EPC mode.                                                                                                                  | Uttar Pradesh |                   17.93 |                320 | 05-10-20         | 04-04-22                      | 30-09-24                             |                      83 |
|   620 | Widening & Strenghteningof section from Bharthana chowk to Kodarkoot (km.0.00 to km.40.00) of NH-91-A on EPC mode                                                                                                               | Uttar Pradesh |                   40    |                262 | 22-03-23         | 18-09-24                      | 31-12-24                             |                      58 |
|   621 | Constructionof two lane ROBs at km.103.907 &km.120.985 of NH-730 on EPC mode                                                                                                                                                    | Uttar Pradesh |                    0.01 |                100 | 22-12-20         | 20-06-22                      | 30-09-24                             |                      87 |
|   622 | Widening &Strenghthening to 2L from Km.0.000 to Km.13.000 (excluding rigid pavment portion from Km.3.100 to 5.100) & Construction of Major Bridge at river Aami on NH-328A on EPC mode.                                         | Uttar Pradesh |                   11    |                 53 | 05-08-21         | 04-08-22                      | 15-08-24                             |                      96 |
|   623 | Construction of ROB at LC no.50/B/E at km.298.000 on NH-75E on EPC mode                                                                                                                                                         | Uttar Pradesh |                    0.01 |                 29 | 09-10-21         | 18-04-23                      | 30-06-25                             |                      15 |

|   SN. | Project Name                                                                                                                                                                                                           | State         |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   624 | Rehabilitation & Upgradation of NH-731A from Km.0.00 to Km.35.00 to 2-lane with paved shoulder under EPC mode                                                                                                          | Uttar Pradesh |                   35    |                265 | 31-08-22         | 30-08-23                      | 15-08-24                             |                      67 |
|   625 | Widening & Upgradation to four lane configuration from Km.34.900 (Bhadohi) to km.73.134 (Jaunpur) of NH-135A on EPC mode                                                                                               | Uttar Pradesh |                   37.53 |                396 | 15-11-22         | 14-05-24                      | 15-03-25                             |                      52 |
|   626 | Construction of Bypass for providing inter connectivity among (NHs) around the Pratapgarh city (Pratapgarh Bypass) on EPC mode                                                                                         | Uttar Pradesh |                   14.22 |                309 | 08-03-22         | 07-09-23                      | 31-07-25                             |                      51 |
|   627 | Construction of four-lane elevated viaduct from km.4+634 to km.6+345 on NH-24A including Retaining wall, service lane, at grade road and improvement of junctions, on EPC mode                                         | Uttar Pradesh |                    1.71 |                185 | 28-03-22         | 27-09-23                      | 22-10-24                             |                      93 |
|   628 | Construction of 6-lane bridge on Ganga on NH-96 and its approaches in Phaphamau Allahabad on EPC mode                                                                                                                  | Uttar Pradesh |                    9.9  |               1948 | 16-02-21         | 15-02-24                      | 31-08-25                             |                      68 |
|   629 | Improvement and upgradation to two lane with paved shoulder configuration from existing km 90.00 to 130.00 (Design length 39.15) of NH-227A ( near Sikriganj to Barhalganj) in the State of UP on EPC Mode.            | Uttar Pradesh |                   39.15 |                403 | 11-12-23         | 10-06-25                      | 10-06-25                             |                      12 |
|   630 | Improvement and upgradation to two lane with Paved Shoulder configuration from existing km 55.00 to km 90.00 (Design length 34.76) of NH-227A (near Chhapia Village to near Sikriganj) in the State of UP on EPC Mode. | Uttar Pradesh |                   34.76 |                307 | 02-11-22         | 02-05-24                      | 31-03-25                             |                      64 |

|   SN. | Project Name                                                                                                                                                                                                                                                                                           | State         |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   631 | Rehabilitation and upgradation to 2-lane with paved sholuders configuration of Bewar-naer Karri village section (Km0.00 to Km30.00) (Pakage-I) of NH-92 in state of Uttar Pradesh undergreen national Highway Corridor Project(GNHCP) with the loan assistance of world Bank on EPC mode.              | Uttar Pradesh |                   30    |                237 | 12-09-22         | 15-03-24                      | 31-12-24                             |                      73 |
|   632 | Rehabilitation and upgradation to 2-lane with paved sholuders configuration of Near Karri village-Etawah section (Km30.000 to Km 57.346) (Pakage-II) of NH-92 in state of Uttar Pradesh undergreen national Highway Corridor Project(GNHCP) with the loan assistance of world Bank on EPC mode.        | Uttar Pradesh |                   27.35 |                211 | 16-08-22         | 17-02-24                      | 31-12-24                             |                      71 |
|   633 | Rehabilitation and upgradation to 2-lane with paved sholuders configuration of Bewar- Allahaganj- section of NH- 730C(Km.0.000 to Km 52.770)(pakage-I) in state of Uttar Pradesh undergreen national Highway Corridor Project(GNHCP) with the loan assistance of world Bank on EPC mode.               | Uttar Pradesh |                   52.77 |                325 | 24-11-22         | 23-11-24                      | 31-12-24                             |                      69 |
|   634 | Rehabilitation and upgradation to 2-lane with paved sholuders configuration of Miranpur Katra to radhaita section of NH- 730C(Km.114.000 to Km 137.250)(pakage- III) in state of Uttar Pradesh undergreen national Highway Corridor Project(GNHCP) with the loan assistance of world Bank on EPC mode. | Uttar Pradesh |                   23.25 |                173 | 28-07-22         | 27-07-24                      | 31-03-25                             |                      59 |

|   SN. | Project Name                                                                                                                                                                                                                                                                                          | State         |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   635 | Rehabilitation and upgradation to 2-lane with paved sholuders configuration of Miranpur Katra to radhaita section of NH- 730k(Km.137.250 to Km 183.380)(pakage- IV) in state of Uttar Pradesh undergreen national Highway Corridor Project(GNHCP) with the loan assistance of world Bank on EPC mode. | Uttar Pradesh |                   46.13 |                199 | 16-08-22         | 15-02-24                      | 31-07-24                             |                      85 |
|   636 | Widening and strengthening from km 0.00 to km 15.089 of NH-334A (Purkaji-Laksar- Haridwar Road) to two lane with paved shoulder configuration under EPC mode in the State of UP.                                                                                                                      | Uttar Pradesh |                   15.09 |                227 | 18-10-22         | 17-04-24                      | 31-12-24                             |                      80 |
|   637 | Construction of 4 lane Elevated Viaduct at Km. 7.500 (Munshi Pulia) of NH-24A including development of at grade road, service road and junctions on EPC basis                                                                                                                                         | Uttar Pradesh |                    1.86 |                171 | 08-09-22         | 07-09-24                      | 07-09-24                             |                      98 |
|   638 | Widening of existing four lane to six lane road from km 3.000 to km 7.469 of NH-235 (New NH-334) under EPC mode                                                                                                                                                                                       | Uttar Pradesh |                    4.47 |                 45 | 02-01-23         | 01-01-24                      | 31-10-24                             |                      65 |
|   639 | Construction of Two lane with paved shoulder from Km. 0+000 to Km.10+603 (UP-Bihar Border to Chandauli) of NH-219 on EPC mode                                                                                                                                                                         | Uttar Pradesh |                   10.6  |                128 | 20-03-23         | 19-03-24                      | 31-12-24                             |                      40 |
|   640 | Construction of 4-Lane ROB and its approaches in lieu of existing level Crossing (L.C.No. 43-B) at Km 2.40 on NH-121(New NH-309) on EPC Mode in the State of Uttarakhand.                                                                                                                             | Uttarakhand   |                    0.01 |                 77 | 21-01-21         | 20-01-23                      | 31-12-24                             |                      60 |

|   SN. | Project Name                                                                                                                                                                                                                                                                                                              | State       |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   641 | Strengthening work of NH-107 (Old NH- 109) (Kakda-Kund-Guptkashi) from km 33.130 to 41.260 and Treatment of sinking Zones in village Semi & Bhainsari from Kund to Guptashi under Annual Plan 2022-23 in the State of Uttarakhand.                                                                                        | Uttarakhand |                    8.13 |                 99 | 23-03-23         | 22-03-25                      | 22-03-25                             |                      52 |
|   642 | Strengthening work from Km 25 to Km 32 and Construction of damaged Retaining wall, Breast wall in Km 25 to Km 40 on NH- 123 (New NH-507) on EPC mode under Annual Plan 2022-23 in the State of Uttarakhand                                                                                                                | Uttarakhand |                    7    |                  7 | 06-05-23         | 05-05-24                      | 31-08-24                             |                      98 |
|   643 | Construction of Rudraprayag tunnel of length 900.30 MTR including approaches and one major bridge on river Alaknanda connecting NH-107/(old-109) to NH-07(old- 58) on EPC mode in the state of Uttarakhand.                                                                                                               | Uttarakhand |                    1.1  |                252 | 25-01-23         | 25-07-25                      | 25-07-25                             |                      86 |
|   644 | Construction of 2-lane with paved shoulders configuration & strengthening of NH-58 from km 350.00 to km. 355.00 (Kaliyasaur re-alignment) in the State of Uttarakhand on EPC Mode                                                                                                                                         | Uttarakhand |                    3.72 |                148 | 16-01-18         | 15-07-20                      | 30-09-24                             |                      44 |
|   645 | Slope Protection Works for Treatment of Landslide zone near Khat Village from km 54.750 to km 54.950 (based on DPR submitted by THDC India Ltd.) and Widening of existing Single Lane road to Two lanes from Km 53.425 to Km 55.335 on NH-107 (Old NH-109) in the State of Uttarakhand under NH(O) Annual Plan 2022-2023. | Uttarakhand |                    1.91 |                 47 | 24-05-23         | 23-05-24                      | 31-12-24                             |                      95 |

|   SN. | Project Name                                                                                                                                                                                                                                                                                                   | State       |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   646 | Strengthning of existing Road and widening to intermediate lane configuration from km 468.300 (Helong) to Km 480.950 (Joshimath) of NH-58 (New NH-07) under Project Shivalik, BRO in the state of Uttarakhand for the year 2021-22                                                                             | Uttarakhand |                   12.65 |                 99 | 01-06-22         | 30-05-24                      | 31-03-25                             |                      75 |
|   647 | Rehabilitation and upgradation of Askot- Lipulekh on EPC Basis for Phase-I (Existing Km 72.00 to 107.620) (Design Chainage Km 21+330 to Km 56+935) under Project Hirak of BRO in the state of Uttarakhand under Bharatmala Pariyojna (Phase-I) on EPC Mode (Length-35.605 Km): CA No EPC/MORT&H/HRK/01/2021-22 | Uttarakhand |                   35.61 |                604 | 02-12-21         | 02-12-23                      | 31-12-24                             |                      39 |
|   648 | Treatment of landslide zone from location no. 01 to 28 (km 62.860 to 152.750) on NH- 125(09) in the State of Uttarakhand under EPC mode in NH(O) Annual Plan 2022-23                                                                                                                                           | Uttarakhand |                    0.01 |                192 | 21-06-23         | 20-06-24                      | 31-08-24                             |                      68 |
|   649 | Constn & up-gradation of existing road to 2-lane with paved shoulder from exist Chainage Km 504+871 to Km 508+610 of NH- 07 (Old NH- 58) (Lambagarh to Benakuli excluding Benakuli landslide) under Chardham Pariyojna on EPC mode in the State of uttarakhand . (Design length - 3.74 km)                     | Uttarakhand |                    3.74 |                124 | 15-11-22         | 13-11-24                      | 30-06-25                             |                      56 |
|   650 | Rehabilitation & Upgradation of existing road between km 480+950 to km 489+350 (Joshimath- Marwari) to intermediate lane specification on Rishikesh- Joshimath- Mana road (New NH-07) in the state of uttarakhand                                                                                              | Uttarakhand |                    8.4  |                 63 | 02-01-24         | 01-01-26                      |                                      |                      15 |

|   SN. | Project Name                                                                                                                                                                                                                                                                                                                                                                                                        | State       |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   651 | Rehabilitation & upgradation of existing road to 2-lane with hard shoulder from Joshimath (km 0.00 to Saraithota (km 29.725) road on NH-107B under Bharatmala Pariyojna on EPC mode in the state of Uttarakhand                                                                                                                                                                                                     | Uttarakhand |                   29.73 |                338 | 22-05-23         | 21-05-25                      |                                      |                      58 |
|   652 | Construction & up gradation of existing road to 2-Lane with paved shoulder from existing chainage km 468+000 to km 489+350 (Design Chainage km 465+150 to km 471+500) of NH-07 (Old NH-58) including Joshimath bypass on EPC mode in the state of Uttarakhand (Length 6.35 km)                                                                                                                                      | Uttarakhand |                    6.35 |                259 | 15-09-22         | 13-09-25                      | 13-09-25                             |                      15 |
|   653 | "Strengthening work of NH-58 (New-07) from km 349.800 to km 355.495 and NH- 109 (New NH-107) from km 0.00 to km 7.400 under Annual Plan 2022-23 in the State of Uttarakhand "                                                                                                                                                                                                                                       | Uttarakhand |                    7.22 |                 11 | 12-04-23         | 11-04-24                      | 04-11-24                             |                      93 |
|   654 | Rehabilitation and upgradation to 2 lane / 2 lane with paved shoulder configuration for design chainage km 107.347 to km 129.208 & km 133.878 to km 138.570 (existing chainage km 110.000 to km 133.020& km 137.330 to km 142.028) and land slide treatment at existing km 138.500 (Design chainage km 134.970) of NH -94 on EPC mode under improvement to NH connectivity to Chardham in the state of Uttarakhand. | Uttarakhand |                   26.55 |                347 | 10-01-19         | 09-07-21                      | 31-07-24                             |                      98 |

|   SN. | Project Name                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                        | State       |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   655 | Construction and up-gradation of existing road to 2-lane with paved shoulders from existing chainage Km 491.600 to Km 504.371 (design chainage from Km 473.675 to Km 486.060) of NH-58, (new NH 7) (Vishnuprayag bridge to Lambagarh) excluding Govindghat-II landslide location (design chainage Km 479.925 to Km 480.075 and existing chainage Km 498.000 to 498.150) and Govindghat-III landslide location (design chainage Km 481.788 to Km 481.938 and existing chainage Km 499.988 to Km 500.138) in EPC mode | Uttarakhand |                   12.08 |                119 | 04-11-19         | 02-11-21                      | 30-06-25                             |                      89 |
|   656 | Construction and upgradation of existing road to 2-lane with paved shoulder from existing chainage Km 509.725 to Km 528.000 (design chainage Km 490.550 to Km 507.850) of NH-58 (new NH-07) (Benakuli bend to Mana Village) in EPC mode under Chardham Programme in the State of Uttarakhand.                                                                                                                                                                                                                       | Uttarakhand |                   17.3  |                180 | 01-11-19         | 30-10-21                      | 31-03-25                             |                      79 |
|   657 | Rehabilitation and Upgradation of road Rishikesh â€' Dharasu (Old NH-94) with 2- lane with paved shoulder from km 76.000 to km 110.000 (Design Chainage from km 74.733 to km 107.347 (32.614 km) including construction of Kamand re- alignment from existing Chainage Km 105.200 to Km 108.600 (design chainage Km 103.436 to Km 105.949 - total length 2513 mtrs) and land slide treatment work between design chainage Km 73.800 to Km                                                                           | Uttarakhand |                   32.61 |                274 | 07-01-19         | 05-01-21                      | 31-12-24                             |                      96 |

| SN.                                                                          | Project Name                                                                                                                                                                                                                     | State       | Total Length (in km.)   | TPC/TCC (in cr.)   | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   | Physical Progress (%)   |
|------------------------------------------------------------------------------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
| 74.00 (200m) on EPC mode under improvement to NH connectivity to Chardham in |                                                                                                                                                                                                                                  |             |                         |                    |                  |                               |                                      |                         |
| 658                                                                          | Providing and fixing of Thrie metal beam crash barrier at accident prone areas from Km 16.000 to 55.000 and lmprovement/widening of junction in Km 52 & Km 54 on NH-334A in the state of Uttarakhand under Annual Plan (2022-23) | Uttarakhand | 0.01                    | 5                  | 18-07-23         | 17-07-24                      | 31-07-24                             | 87                      |
| 659                                                                          | Construction of 2 lane with paved shoulder of Kund Bypass from Design Km 35.130 to Km 47.700 (existing Km 33.130 to Km 41.260) of NH-109 in the State of Uttarakhand                                                             | Uttarakhand | 12.57                   | 247                | 07-05-18         | 06-05-20                      | 31-12-24                             | 66                      |
| 660                                                                          | Treatment of landslide zone 11 location from km 101.01 to km 191.365 on NH-125 (New NH-09) in the State of Uttarakhand under EPC mode in NH(O) Annual Plan 2022-23                                                               | Uttarakhand | 0.01                    | 35                 | 18-09-23         | 18-03-25                      |                                      | 68                      |
| 661                                                                          | Treatment of landslide zone 11 location from km 168.605 to km 191.970 on NH-125 (New NH-09) in the State of Uttarakhand under EPC mode in NH(O) Annual Plan 2022-23                                                              | Uttarakhand | 0.01                    | 57                 | 25-09-23         | 25-03-25                      |                                      | 52                      |

|   SN. | Project Name                                                                                                                                                                                                                                                            | State       |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   662 | Widening to 2-lane with Hard Shoulder configuration of Mana (Ch. 0.00 to Mana Pass (Ch. 50.987) road on NH-07 under Bharatmala Pariyojna in the state of Uttarakhand under Annual Plan 2022-23 (length 50.987)                                                          | Uttarakhand |                   50.99 |                574 | 04-10-23         | 03-10-27                      |                                      |                       0 |
|   663 | Treatment of 04 no. of landslide locations from Joshimath to Mana on NH-07 (old 58) in the State of Uttarakhand under EPC mode in NH(O) Annual Plan 2022-23                                                                                                             | Uttarakhand |                    0.01 |                 65 | 05-09-23         | 05-09-24                      | 31-12-24                             |                      65 |
|   664 | Treatment of 11 no. of landslide zone from Agrakhal to Dharasu on NH-94 in the State of Uttarakhand under EPC mode in NH(O) Annual Plan 2022-23                                                                                                                         | Uttarakhand |                    0.01 |                103 | 06-03-23         | 28-02-24                      | 31-12-24                             |                      66 |
|   665 | Treatment of 08 no. of landslide zone from Agrakhal to Dharasu on NH-94 in the State of Uttarakhand under EPC mode in NH(O) Annual Plan 2022-23                                                                                                                         | Uttarakhand |                    0.01 |                 93 | 01-09-23         | 23-02-25                      |                                      |                      38 |
|   666 | "Strengthening work from Zero point (Junction of Lal Bahadur Shastri National Academy of Administration) to Library Chowk Mussoorie (Ch. 160.00 to 161.50 km) in the section of NH-707A (Tyuni- Chakrata- Mussoorie- Dhanaulti- New Tehri) in thc State of Uttarakhand" | Uttarakhand |                    1.5  |                  6 | 18-09-23         | 17-03-24                      | 15-08-24                             |                      60 |
|   667 | "Treatment of 04 no. of landslide zone from Dharasu to yamnotri on NH-134 (Old NH- 94) in the State of Uttarakhand under EPC mode in NH(O) Annual Plan 2022-23"                                                                                                         | Uttarakhand |                    0.01 |                 53 | 22-09-23         | 21-09-24                      |                                      |                      71 |

|   SN. | Project Name                                                                                                                                                                                                                                                                                                                                                                    | State       |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   668 | Estimate for Stabilization of land slide and slope protection at Govindghat at existing chainage km 499+350 on Joshimath to Mana road (NH-07) on EPC mode in the State of Uttarakhand. (length of land slide â€' 0.20km)                                                                                                                                                        | Uttarakhand |                    0.01 |                 48 | 02-01-23         | 01-01-24                      | 30-11-24                             |                      82 |
|   669 | "Strengthening work from km 37 to km 70 on NH 107(A) under Annual Plan of NH(O) 2022-23 in the State of Uttarakhand"                                                                                                                                                                                                                                                            | Uttarakhand |                   34    |                 42 | 19-09-23         | 18-03-25                      | 18-03-25                             |                      70 |
|   670 | Improvement of accident prone locations in vikas Nagar market in km 3.20 to 5.20 & maintenance of shoulder for safety of vehicles between km 2.20 to km 9.100 and improvement of junctions at Lehman Hospital road, Improvement of Improvement of Ambadi Turn Dakpathar road in km 10 & improvement Badwala Hair-Pin Bend in km 13 of NH 123 (507) in the state of Uttarakhand. | Uttarakhand |                    0.01 |                  5 | 08-09-23         | 07-09-24                      |                                      |                      75 |
|   671 | Construction of Retaining wall on NH 87 Ext. (New 109) in the State of Uttarakhand under AP 2022-21                                                                                                                                                                                                                                                                             | Uttarakhand |                    0.01 |                  2 | 15-11-23         | 14-05-24                      | 31-08-24                             |                      65 |
|   672 | "Rehabilitation of 65 Mold Tunnel in Rudraprayag Ch. 0.530 to 0.600 of NH109 (New NH- 107) in the state of Uttarakhand under EPC mode in the State of Uttarakhand"                                                                                                                                                                                                              | Uttarakhand |                    0.07 |                  5 | 22-11-23         | 21-11-24                      |                                      |                      70 |
|   673 | Treatment of 09 nos of landslide in on NH- 94 (New NH-34)in the State of Uttarakhand under EPC mode                                                                                                                                                                                                                                                                             | Uttarakhand |                    0.01 |                 80 | 15-01-24         | 14-01-25                      |                                      |                      25 |

|   SN. | Project Name                                                                                                                                                                                                                                                                                                   | State       |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   674 | Treatment of landslide zone from location no. 29 to 37 (km 157.890 to km 167.503) on NH-125 (New NH-09) in the State of Uttarakhand under EPC mode in NH(O) Annual Plan 2022-23                                                                                                                                | Uttarakhand |                    0.01 |                 71 | 28-01-24         | 27-07-25                      |                                      |                      10 |
|   675 | Construction of 40.00m span P.S.C. Bridge over Hadvaha Nala at km. 29.00 of purkaji- Laksar-haridwar NH-334-A in Distt. Haridwar in the State of Uttarakhand.                                                                                                                                                  | Uttarakhand |                    0    |                  9 | 23-12-22         | 22-12-23                      | 31-07-24                             |                      85 |
|   676 | Slope Protection Measuresâ€GLYPH<157>(CH.7.590 Km to 7.690 Km Near Medanpur & CH. 35.210 km to 35.265 km near Kund Barrage Along Rudraprayag - Gaurikund Road, NH- 107)â€GLYPH<157>                                                                                                                            | Uttarakhand |                    0.01 |                 26 | 03-02-24         | 02-02-25                      |                                      |                      20 |
|   677 | Landslide treatment work on NH 58 from Kodiyala Km. 266.130 to Devprayag Km. 296.925 (10 location) under EPC mode in the State of Uttarakhand on EPC Mode                                                                                                                                                      | Uttarakhand |                    0.01 |                193 | 12-02-24         | 11-02-25                      |                                      |                      30 |
|   678 | Treatment of Sinking zones in Kaladungi I (69.880 to 69.980), Kaladungi II (70.540 to 70.610) & Rampur (71.440 to 71.520) of NH-109 (New 107) in the State of Uttarakahnd under Annual Plan 2022-23 NH(O)                                                                                                      | Uttarakhand |                    0.01 |                 75 | 05-03-24         | 04-03-26                      |                                      |                       0 |
|   679 | Treatment of 04 no. of landslide location (Location Ch. km 0.150 to km 0.310, Location Ch. Km 49.395 to km 49.535, Location Ch. km 53.160 to km 53.500 & Location Ch. Km 66.860 to Ch. Km 67.020 on NH-134) from Dharasu to Yamnotri on NH-134 (Old NH-94) in the State of Uttarakhand under EPC mode in NH(O) | Uttarakhand |                    0.01 |                 59 | 28-02-24         | 27-08-25                      |                                      |                       5 |

| SN.   | Project Name                                                                                                                                                                          | State       | Total Length (in km.)   | TPC/TCC (in cr.)   | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   | Physical Progress (%)   |
|-------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|       | Annual Plan 2022-23                                                                                                                                                                   |             |                         |                    |                  |                               |                                      |                         |
| 680   | Hill side Treatment of Lambagarh Land Slide Zone at Km. 504.371 to Km. 504.871 on NH- 58 (New NH-07) under Annual Plan 2022-23 in the State of uttarakhand                            | Uttarakhand | 0.01                    | 65                 | 05-03-24         | 04-03-26                      |                                      | 0                       |
| 681   | Upgradation to 2-lane with Hard shoulder configuration of Suraithota (Ch. 29.725 km) to Malari (Ch. 60.550 km) road on NH- 107B under in the state of Uttarakhand.                    | Uttarakhand | 30.83                   | 293                | 10-05-24         | 09-05-26                      |                                      | 0                       |
| 682   | Balance Work of Strengthening work from km. 10.00 to 25.00 and km. 48.00 to 77.100 of NH-309B under EPC Mode                                                                          | Uttarakhand | 15.10                   | 21                 | 30-01-24         | 30-10-24                      |                                      | 75                      |
| 683   | Construction of 220.9M. Span PSC Box Bridge Over Dhangadi Nala Ramnagar to Buwakhal Motor Road Near Km Stone no. 46 NH-309 Ramnagar, Distt. â€' Nainital under Annual Plan 2023-24    | Uttarakhand | 0.01                    | 30                 | 07-03-24         | 06-09-25                      |                                      | 0                       |
| 684   | Construction of 175.60 M. Span P.S.C Box Bridge Over Panod Nala Ramnagar to Buwakhal Motor Road Near Km Stone no. 44 NH-309 Ramnagar, Distt. â€' Nainital under Annual Plan 2023-24   | Uttarakhand | 0.01                    | 30                 | 11-03-24         | 10-09-25                      |                                      | 0                       |
| 685   | Rehabilitation of 02 Nos. of existing Bridges at Km. 132 km (Saryu river) & Km. 133 (Gomati River) and IRQP work from Km. 130.00 to Km. 134.00 of NH 309A in the State of Uttarakhand | Uttarakhand | 4.00                    | 5                  | 12-06-24         | 11-12-24                      |                                      | 0                       |

|   SN. | Project Name                                                                                                                                                                                                                                                         | State       |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   686 | Widening 2-lane to 4-lane from km. 155+100 to 160+700 from ISBT to Railway Crossing on NH-72 ( New No 07) in Distt Dehradun in the State of Uttarakhand on EPC Mode.                                                                                                 | Uttarakhand |                    5.05 |                 43 | 20-04-22         | 19-10-23                      | 31-08-24                             |                      98 |
|   687 | Construction of 65.0 M. Span Steel Truss Girder Bridge at km. 1.00 of NH-707A in the state of Uttarakhand under NH(O) Annual plan 2021-2022                                                                                                                          | Uttarakhand |                    0.01 |                 11 | 05-09-22         | 04-03-24                      | 31-07-24                             |                      98 |
|   688 | Development to 4/6-Lanning of NH-31 (New NH-10) with both side service roads from 569.258 km to 581.030 km (End of AH-02 on NH- 31 near Shivmandir to Sevoke Army Cantonment) in districts of Darjeeling and Jalpaiguri in the state of West Bengal on EPC mode-reg. | West Bengal |                   11.77 |                995 | 22-03-23         | 19-09-25                      | 19-09-25                             |                      28 |
|   689 | Construction of a bridge over river Shali at km 247.00 of NH-60 (new NH-14) in Bankura district in the state of West Bengal on EPC mode.                                                                                                                             | West Bengal |                    0.01 |                 31 | 22-02-23         | 21-02-24                      | 30-11-24                             |                      55 |
|   690 | Balance work for construction of Fulahar Bridge approach on NH-131A from km 49.050 to km 51.200 and from km 53.810 to km 55.190 in Malda district in the state West Bengal under EPC mode. ( Job. No. 131A/WB/2022-23/494)                                           | West Bengal |                    3.53 |                 42 | 19-04-23         | 18-04-24                      | 15-08-24                             |                      95 |
|   691 | Repair and Rehabilitation of Coronation Bridge over Teesta river at km 595.200 on NH-31 (New NH-17) under NH Division-IX, Siliguri in the district of Darjeeling West Bengal during the year 2022-2023 on item rate mode using SBD. [Job No. NH-31(New               | West Bengal |                    0.01 |                  4 | 08-02-23         | 07-08-23                      | 31-10-24                             |                      89 |

| SN.   | Project Name                                                                                                                                                                                                                                                                                                  | State       | Total Length (in km.)   | TPC/TCC (in cr.)   | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   | Physical Progress (%)   |
|-------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|       | NH-17)/WB/2022-23/RSCE-04]                                                                                                                                                                                                                                                                                    |             |                         |                    |                  |                               |                                      |                         |
| 692   | Balance work for construction of approach slabs, wing wall & return wall along with approach roads for newly constructed bridge at km 146.709 of NH-60 (new NH-l4) in the district of Paschim Medinipur in the State of West Bengal on EPC Mode under Annual Plan 2022-23 - reg. (Job No. 1 4/WB/2022-23/500) | West Bengal | 0.01                    | 7                  | 31-05-23         | 26-03-24                      | 15-08-24                             | 65                      |
| 693   | Construction of new road at the missing link portion of NH-81 along approved alignment between Harishchandrapur and Eastern approach of Kalindri Bridge from Km 46.550 to Km 59.697 in the district of Malda.                                                                                                 | West Bengal | 13.15                   | 430                | 02-11-16         | 01-11-18                      | 31-10-24                             | 76                      |
| 694   | Construction of Twins 2-lane ROB and its approaches in replacement of existing level crossing Gate No. -KA-34 (Rly km 160/25- 160/27) between Mindapore & Bankura stations in Kubai at km 154.617 of NH-60.                                                                                                   | West Bengal | 0.00                    | 263                | 07-09-19         | 06-09-21                      | 30-09-24                             | 97                      |
| 695   | Construction of ROB and its approaches in lieu of Level Crossing No. 6/B/T at km 284.170 on NH-60                                                                                                                                                                                                             | West Bengal | 0.00                    | 149                | 10-10-18         | 09-10-20                      | 31-08-24                             | 99                      |
| 696   | Construction of ROB and its approaches in lieu of Unmanned Level Crossing at km 303.9 on NH-60                                                                                                                                                                                                                | West Bengal | 0.00                    | 214                | 25-11-20         | 21-09-23                      | 31-07-24                             | 97                      |

|   SN. | Project Name                                                                                                                                                                                                                                                                                                                                                                           | State       |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   697 | Reconstruction of culvert at km 9.50 and Widening of 2 nos. narrow culvert at km 8.30 & km 13.52 respectively & spot improvement from km 8.266 to km 8.289 & km 8.299 to km 8.372, km 9.443 to km 9.523 & km 13.462 to km 13.662 respectively from km 0.00 to km 20.00 of NH-110 (Old NH-55) in the District of Darjeeling under Annual Plan 2022-23. (Job. No. NH-110/wb/2022-23/506) | West Bengal |                    0.01 |                  5 | 26-05-23         | 24-05-24                      | 31-08-24                             |                      96 |
|   698 | Improvement of Spots from km 8.400 to km 8.480, km 16.225 to km 16.350 & km 16.370 to km 16.510 & widening of culvert at km 16.318 and km 16.470 respectively in between km 0 to km 20 of NH-110 (Old NH- 55) in the District of Darjeeling under Annual Plan 2022-23 on item rate mode using SBD â€' sanction reg. ( Job No. 11O/WB/2022-23/508).                                     | West Bengal |                    0.01 |                  5 | 26-05-23         | 24-05-24                      | 03-08-24                             |                      81 |
|   699 | Upgradation of NH-81 with a minimum of 2-lane with paved shoulder configuration starting from Km. 19.205 to Km 46.550 in the District of Malda including cost of Land Acquisition on EPC mode in the State of West Bengal under Annual Plan-2017-18. (Job No. 081-WB-2017-18/421).                                                                                                     | West Bengal |                   26.75 |                426 | 05-09-18         | 03-09-20                      | 30-09-24                             |                      87 |

|   SN. | Project Name                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                        | State       |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   700 | Road Safety work in between km 40 to km 77 of NH-110 (Old NH-55) by (i) Improvement of road geometrics by widening road width locally at km 51.508 to km 51.682 on NH-110 (Old NH-55). (ii) Road Widening at km 47.300 to km 47.420 under Improvement of road geometrics by widening road width locally at km 58.700 to km 58.830, km 55.790 to km 55.846& km 47.300 to km 47.420 NH-110 (Old NH-55). (iii) Road Widening at km 61.420 to km 61.500 under "Improvement of road geometrics by widening road width lo | West Bengal |                    0.01 |                 15 | 08-09-23         | 06-09-24                      | 06-09-24                             |                      69 |
|   701 | Improvement of the stretch from km 597.00 to km 598.00 of NH-31 by providing Mastic Asphalt wearing course, Construction of New Five Numbers of Culverts including valley / hill side protective work & Restoration of rain damaged embankment by Construction of guard wall at km 598.900 under NH Division No-IX in the District of Kalimpong in the State of West Bengal during the year 2022- 23 in EPC Mode. (Job No. 17 /WB/2022- 23/513)                                                                     | West Bengal |                    0.01 |                  8 | 08-09-23         | 07-06-24                      | 07-08-24                             |                      91 |

|   SN. | Project Name                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                         | State       |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   702 | (i) Reconstruction of a box culvert at km 3.780 in connection with the Widening of NH-35 (New NH-112) under NH Division No.-V, P.W. (Roads) Directorate, (ii) Reconstruction of minor bridge at km 13.872 of NH-35 (New NH-112) under NH Division No. V, P.W. (Roads) Directorate (iii) Reconstruction of bow string girder type minor bridge at km 16.567 of NH35 (New NH-112) under NH Division No.- V, P.w. (Roads) Directorate, in the district of North 24-Parganas, West Bengal during the year 2022-23 in EPC | West Bengal |                    0.01 |                 40 | 07-11-23         | 06-11-25                      | 06-11-25                             |                      25 |
|   703 | Widening Carriageway width along with construction of footpath from km 69.00 to km 71.40, Permanent Restoration of depressed road bench at km 60.480 and Restoration of Valley side protection wall at km 60.950 in between km 60 to km 61 & Repair & Rehabilitation of Panchanai bridge at km 75.030 of NH-110 (Old NH- 55) in the district of Darjeeling West Bengal during the year 2022-2023 -Sanction -Reg. (Job No. NH- 110 /WB /2022-23 / 521)                                                                | West Bengal |                    2.4  |                 18 | 10-01-24         | 10-07-25                      | 10-07-25                             |                      63 |
|   704 | Construction of 4-lane ROB (Twins 2-lanes) and its approaches in replacement of level crossing at km 3.950 of NH-2B (Railway km 226/0) at Talit.                                                                                                                                                                                                                                                                                                                                                                     | West Bengal |                    0    |                146 | 24-02-24         | 23-02-26                      | 23-02-26                             |                       0 |

|   SN. | Project Name                                                                                                                                                                                                                                                                                                                                                                           | State       |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   705 | Repair/ Rehabilitation of 6 (Six) number Bridges i.e Leesh bridge, Gheesh bridge , Chell bridge, Mal bridge, Newra bridge , New Zarda bridge at km 607.151, km 611.920, km 614.775, km 628.720, km 630.895 & km 672.830 respectively on NH- 17 (Old NH-31) under NH Division-IX in the district of Jalpaiguri West Bengal during the year 2022- 2023. (Job No. NH-17/WB/2022- 23/516). | West Bengal |                    0.01 |                 13 | 06-12-23         | 06-12-24                      | 06-12-24                             |                      85 |
|   706 | Construction of proposed ROB & its approaches on NH-60 at 193+800 in lieu of LC Gate No. 39/A/3E in the state of West Bengal. (Job No. 060-WB-2019-20/472) Bishnupur                                                                                                                                                                                                                   | West Bengal |                    0.01 |                 62 | 12-11-21         | 12-11-23                      | 31-07-25                             |                      35 |
|   707 | Construction of ROB and its appraoches in lieu of LC no.21/SPL/E at Km 338.000 on NH-60                                                                                                                                                                                                                                                                                                | West Bengal |                    0    |                127 | 09-07-21         | 09-07-23                      | 31-12-24                             |                      70 |
|   708 | Repair and Rehabilitation of Mayurakshi Bridge at Sainthia at km 91. 200 of NH 2B New NH 114 in the district of Birbhum West Bengal in the year 2023 2024 in EPC Mode reg Job No 114 WB2023 2024 524                                                                                                                                                                                   | West Bengal |                    0.01 |                 11 | 10-02-24         | 10-12-24                      | 10-12-24                             |                      25 |
|   709 | Construction or 4 lane Raniganj Bypass of length 5.261 km on NH-60 (new NH-14) from km 273.00 of NH to km 478.18 of NH- 2 (New NH 16) in paschim Bardhaman, West Bengal in EPC Mode- reg. (Job No. 014-WB-2022-23/514)                                                                                                                                                                 | West Bengal |                    5.26 |                411 | 08-03-24         | 08-03-26                      | 08-03-26                             |                       0 |

|   SN. | Project Name                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                        | State       |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   710 | Reconstruction and Widening of 8 nos. narrow culvert at km 22.445, km 22.450, km 22.840, km 27.565 , km 29.000 (half portion) , km 29.500, km 30.650, km 38.290 & spot improvement from km 22.397 to km 22.442, km 22.445 to km 22.450, km 22.453 to km 22.493, km 26.855 to km 26.935, km 27.125 to km 27.175 , km 27.492 to km 27.562, km 27.565 to km 27.710 , km 29.487 to km 29.502, km 29.506 to km 29.513, km 32.710 to km 32.750 km, km 32.885 to km 32.910, km 38.185 to km 38.285, km 38.290 to km 38.330 | West Bengal |                    0.01 |                 13 | 01-03-24         | 01-03-25                      | 01-03-25                             |                       1 |
|   711 | Widening of culvert at km 411.700, at km 413.250km& km 417.187 & extension of 21 no HP of NH-60 (New NH- 14),in the Distnct Of Birbhum, West Bengal in the year 2023-2024 on SBD mode-reg. (Job. No. NH-14/WB/2023-24/529).                                                                                                                                                                                                                                                                                         | West Bengal |                    0.01 |                  3 | 29-02-24         | 27-08-24                      | 27-08-24                             |                      55 |
|   712 | Construction of 4 Lane ROB and its approaches in replacement of existing RUB (Rly Km 31/22-24) between Bhedia & Bolpur in Bhedia at Km 41.76 of NH 2B in the state of West Bengal. Job No-NH-2B / WB/ (17)/ 15-16-014-S&R (B)                                                                                                                                                                                                                                                                                       | West Bengal |                    0.01 |                118 | 28-09-21         | 27-09-23                      | 31-07-24                             |                      94 |
|   713 | Construction of ROB and its approaches in lieu of LC No. 10/B/T at Km 307.050 of NH- 60.                                                                                                                                                                                                                                                                                                                                                                                                                            | West Bengal |                    0    |                156 | 07-08-23         | 06-08-25                      | 06-08-25                             |                       4 |

|   SN. | Project Name                                                                                                                                                                                                        | State       |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   714 | Construction of twins 2-lane ROB and its approaches in replacement of existing level crossing Gate No. -38 (Rly km 165/21- 165/23) between Chandrakona Road & Garbeta Stations in Kadamadiha at km 159.448 of NH-60 | West Bengal |                    0    |                102 | 16-01-23         | 14-01-25                      | 14-01-25                             |                      44 |
|   715 | Strengthening and Geometric Improvement fromKM 42/725 to 56/550 (Design chainage 41/500 to 55/250) of NH 185 in the State of Kerala on EPC.                                                                         | Kerala      |                   13.83 |                 22 | 04-02-23         | 03-02-24                      | 31-07-24                             |                      90 |
|   716 | strengthening from km 61/000 to km 83/940 of NH 185 in the state of Kerala under Annuar plan 2021-22 on Epc Mode                                                                                                    | Kerala      |                   22.94 |                 30 | 01-06-23         | 31-05-24                      | 31-07-24                             |                      99 |
|   717 | Rehabilitation of Ellikkad bridge at chainage 43/650 on NH 766 in the State of Kerala under Annual Plan 2021-22                                                                                                     | Kerala      |                    0.01 |                  1 | 16-04-22         | 15-04-23                      | 31-07-24                             |                      99 |
|   718 | Strengthening from Km 0/000 to Km 5/920 in NH 966B in the State of Kerala on EPC mode                                                                                                                               | Kerala      |                    5.92 |                 13 | 27-11-23         | 26-11-24                      | 26-11-24                             |                       0 |
|   719 | Strengthening and Geometriimprovementsfrom Km 40/290 to72/390 of NH 183A in the State of Kerala under Annual Plan 2020-21 on EPC Mode (Total length 32.100 Km).                                                     | Kerala      |                   32.1  |                 48 | 24-08-21         | 23-08-22                      | 31-07-24                             |                      85 |
|   720 | Strengthening and Construction of Retaining wall fromKM 0/000 to 15/500 of NH 185 in the State of Kerala on EPC mode                                                                                                | Kerala      |                   15.5  |                 48 | 22-07-21         | 18-11-22                      | 01-11-23                             |                      99 |
|   721 | Strengthening and geometric improvements from Km 25/000 to Km 45/000 of NH-766 under NH Division Kozhikode in the State of Kerala on EPC Mode                                                                       | Kerala      |                   20    |                 35 | 19-01-24         | 18-08-24                      | 18-08-24                             |                      50 |

|   SN. | Project Name                                                                                                                                                                                                                                                | State   |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   722 | Construction of ROB & its approaches in replacement of Existing Level Crossing at km 843.205 of NH-17(New)/NH-31(Old) under Abhayapuri Construction Division in the State of Assam under Annual Plan 2021-22. Job.No. 17/AS/2021-22/235                     | Assam   |                    0.01 |                 42 | 23-11-22         | 23-05-24                      | 31-03-25                             |                      29 |
|   723 | Balance work for construction of RCC Bridge No-7/2 over River Kapili on Jagiroad- Morigaon Road including Bridge Approaches at Jagiroad(440m) & Marigaon(595m) End under Nagaon NH Division in the State of Nagaon on EPC Mode. Job No.Br.7/2AS/2021-22/236 | Assam   |                    0.01 |                 80 | 06-12-22         | 29-05-24                      | 31-12-24                             |                      44 |
|   724 | Strengthening and Re construction of Nh- 154 from km 67/600 to km 88/225 in the district of Hailakandi under Annual Plan of 2020-21 under Karimganj NH Division on EPC mode in the state of Assam Job no 154 /AS/2020-21/217                                | Assam   |                   20.63 |                 65 | 13-12-22         | 05-02-24                      | 30-11-24                             |                      56 |
|   725 | Construction of Mangaldoi Bypass (NH-15) starting at Ch 26+400 and terminating at Ch 41+505 under Rangia NH Division ( L= 15.105 Km) in the State of Assam. Job No. 15/AS/2021-22/234                                                                       | Assam   |                   15.1  |                535 | 28-04-23         | 28-04-25                      |                                      |                       8 |
|   726 | Providing Illunination to Dhola Sadia bridge over river Brahmaputra including its approaches with On-Grid solar Power Tie up using Net Metering on NH-115 in the Tinsukia District. Job No.115/AS/2021- 22/238                                              | Assam   |                    0.01 |                 56 | 06-01-23         | 05-01-24                      | 26-08-24                             |                      93 |

|   SN. | Project Name                                                                                                                                                                                                                                                                                                                 | State      |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   727 | Reconstruction of pavement from Ch. 47+95 km to 66+934 km (Length =17.984 km) of newly declared NH-315A (from Jeypore to Hukanjuri) in the State of Assam under annual plan for the year 2021-22 on EPC mode (Job No. 315A/AS/2021-22/226)                                                                                   | Assam      |                   17.98 |                130 | 08-05-23         | 29-10-24                      | 31-12-24                             |                      52 |
|   728 | Strengthening from Km 879/000 to km 888/000 (Total length = 9.095km) on NH-17 (old NH-31) during A.P. 2022-23 under Abhayapuri Construction Division, in the state of Assam. (Job No. 31/AS/2022- 23/243)                                                                                                                    | Assam      |                    9.1  |                 12 | 15-12-23         | 13-06-24                      | 31-08-24                             |                      65 |
|   729 | Construction of New 2-lane major bridge including approached over Brahmaputra between Majuli on North Bank and Jorhat on South Bank from Km 11/690 to Km 19/715-Length of bridge 6812.5 m(Package II) on NH-715 K in the State of Assam on EPC mode. (Job.No.715/AS /2020-21/213 )                                           | Assam      |                    0.01 |                925 | 09-07-21         | 08-07-25                      | 25-12-25                             |                      30 |
|   730 | Construction of New Bridge over river Kuthori (Br.No. 352/1) on NH-715 (Old NH- 37) in the State of Assam under EPC mode (Job No. BR.352/1/AS/2021-22/222)                                                                                                                                                                   | Assam      |                    0.01 |                  7 | 28-06-22         | 27-06-23                      | 31-07-24                             |                      95 |
|   731 | Widening the Existing Two Lane to Four Lane of Puducherry - Villupuram road (HH- 45A, New NH - 32) from km 25+600 - km 37+420 including Strengthening and Construction of a new High Level Bridge across Sankarabarani River at Ariyapalayam in Puducherry Region on Engineering Procurement & Construction (EPC) Basis- Reg | Puducherry |                   11.24 |                 93 | 11-03-22         | 10-03-24                      | 31-07-24                             |                      95 |

|   SN. | Project Name                                                                                                                            | State               |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|-----------------------------------------------------------------------------------------------------------------------------------------|---------------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   732 | Widening of Existing 2 lane bridge into 4 lane across Malatar at Ch.47/570 of NH- 45A in Puducherry                                     | Puducherry          |                    0.25 |                  6 | 27-04-22         | 26-04-23                      | 31-08-24                             |                      85 |
|   733 | Rehabilitation and up-gradation and completion of balance work from Km 107.760 to Km 129.445 and Km 130.600 to Km 138.300- Package-IIIA | Andaman and Nicobar |                   29    |                207 | 14-03-24         | 13-09-25                      | 12-09-25                             |                       2 |
|   734 | Rehabilitation and up-gradation and completion of balance work from Km 155.000 to Km 181.000 Package-IIIB                               | Andaman and Nicobar |                   26    |                184 | 07-05-24         | 05-10-25                      | 05-11-25                             |                       0 |
|   735 | Construction of Balance works of Major Bridge over Middle Strait Creek                                                                  | Andaman and Nicobar |                    2    |                263 | 07-05-24         | 25-02-26                      | 25-02-26                             |                       0 |
|   736 | Rehabilitation and up-gradation of section from Km 242.0 to 298.0 of NH-223 (New NH- 4) (Package-II)                                    | Andaman and Nicobar |                   55    |                410 | 05-12-17         | 04-12-19                      | 30-09-24                             |                      95 |
|   737 | Up-gradation of section from Km 206.00 to Km 242.00 (Nimbutala to Austin Creek) (Package-IV)                                            | Andaman and Nicobar |                   33    |                234 | 04-09-18         | 03-09-20                      | 31-12-24                             |                      80 |
|   738 | Rehabilitation of Section from km. 298+000 to Km. 330+662 of Karala to Kalipur PKG- VIII                                                | Andaman and Nicobar |                   33    |                109 | 01-07-21         | 01-07-23                      | 31-05-25                             |                      62 |
|   739 | Ram-Mandir to Start Point of Arrowa (Km 65+080 to Km 67+990) (left over portion of Arrowa- khopa)                                       | Arunachal Pradesh   |                    3    |                 47 | 28-06-24         | 28-12-25                      |                                      |                       0 |
|   740 | Hunli-Anini road (PKG-3)                                                                                                                | Arunachal Pradesh   |                   39    |                569 | 16-12-16         | 15-12-19                      | 31-07-24                             |                      99 |
|   741 | Roing-Hunli (Greenfield Alignment)                                                                                                      | Arunachal Pradesh   |                   75    |               1719 | 05-03-18         | 04-03-22                      | 31-07-25                             |                      68 |
|   742 | Arrowa-Khupa-Hayuliang                                                                                                                  | Arunachal Pradesh   |                   23    |                301 | 25-10-20         | 27-04-22                      | 28-02-25                             |                      56 |
|   743 | Construction of Balance work of Joram â€' Koloriang Road (Pkg-III)                                                                      | Arunachal Pradesh   |                   17    |                229 | 01-10-20         | 02-04-22                      | 31-08-24                             |                      96 |

|   SN. | Project Name                                                                                               | State             |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|------------------------------------------------------------------------------------------------------------|-------------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   744 | Construction of Balance work of Joram â€' Koloriang Road (Pkg-IV)                                          | Arunachal Pradesh |                      17 |                294 | 01-10-20         | 02-04-22                      | 31-08-24                             |                      98 |
|   745 | Construction of Balance work of Joram â€' Koloriang Road (Pkg-VII)                                         | Arunachal Pradesh |                      15 |                185 | 01-10-20         | 02-04-22                      | 30-11-24                             |                      93 |
|   746 | Construction of Balance work of Hayuliangâ€' Hawai bypass Road (Pkg-IV)                                    | Arunachal Pradesh |                      11 |                257 | 03-05-21         | 02-05-23                      | 31-03-25                             |                      91 |
|   747 | Construction of Balance work of Joram â€' Koloriang Road (Pkg-VIII)                                        | Arunachal Pradesh |                      16 |                244 | 07-05-22         | 06-11-23                      | 30-11-24                             |                      90 |
|   748 | Construction of 2 Major bridges of bridge span 160 malong the Existing Hunli-Anini Road (Pkg.1) (CoS work) | Arunachal Pradesh |                       0 |                 71 | 17-12-21         | 19-06-23                      | 31-07-25                             |                      70 |
|   749 | 4-L Daboka- Khatkhati (Daboka - Parokhaowa) Pkg-1                                                          | Assam             |                      12 |                517 | 30-11-23         | 29-11-25                      | 30-11-25                             |                      28 |
|   750 | 2-L Digboi Bypass - Ledo Bypass (Bogapani - Golaigaon) Pkg-4                                               | Assam             |                      10 |                357 | 08-12-23         | 06-12-25                      | 06-12-25                             |                       3 |
|   751 | 4-L Bilasipara-Krishnai-Guwahati Pkg-8                                                                     | Assam             |                      44 |               1458 | 27-12-23         | 26-12-26                      | 25-12-26                             |                      16 |
|   752 | Silchar Churaibari Package 3 (Badarpur Bypass)                                                             | Assam             |                      11 |                574 | 09-02-24         | 09-08-26                      | 09-08-26                             |                      17 |
|   753 | 4-L Bilasipara-Krishnai-Guwahati Pkg-9                                                                     | Assam             |                      34 |               1000 | 11-12-23         | 11-06-26                      | 11-06-26                             |                       7 |
|   754 | Silchar Varingte Package 1                                                                                 | Assam             |                      20 |               1257 | 22-01-24         | 23-07-26                      | 23-07-26                             |                      11 |
|   755 | 4L of Tulungia-Jogighopa-Paikan road (Bilasipura-Guwahati) Pkg-7                                           | Assam             |                      12 |                287 | 25-10-23         | 25-10-25                      | 25-10-25                             |                      27 |
|   756 | Simen Chapori - Ngabang Gamsuk (Pkg-2)                                                                     | Assam             |                      27 |                562 | 11-08-23         | 08-02-26                      | 08-02-26                             |                      45 |
|   757 | Dibrugarh Bypass - Ledo Bypass [Pkg-5] (Golaigaon - Ledo)                                                  | Assam             |                      21 |                643 | 05-12-23         | 03-12-25                      | 03-12-25                             |                       7 |
|   758 | Tamenglong Mahur Package 8                                                                                 | Assam             |                      20 |                904 | 29-08-23         | 29-08-25                      | 29-08-25                             |                      30 |
|   759 | Dudhnoi - Damra (Dainadubi, Assam portion)                                                                 | Assam             |                       8 |                 89 | 26-03-24         | 25-09-25                      | 25-09-25                             |                       2 |
|   760 | Tamenglong Mahur Package 10                                                                                | Assam             |                      20 |                890 | 29-08-23         | 29-08-25                      | 29-08-25                             |                      25 |
|   761 | Tamenglong Mahur Package 9                                                                                 | Assam             |                      20 |                860 | 29-08-23         | 29-08-25                      | 29-08-25                             |                      28 |

|   SN. | Project Name                                                                      | State   |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|-----------------------------------------------------------------------------------|---------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   762 | Kandulijan Gaon- Simen Chapori (Pkg-1)                                            | Assam   |                      27 |                609 | 18-10-23         | 17-04-26                      | 17-04-26                             |                      47 |
|   763 | Silchar Varingte Package 2                                                        | Assam   |                      29 |               1716 | 14-02-24         | 14-08-26                      | 14-08-26                             |                      25 |
|   764 | Bilasipara-Krishnai-Guwahati Pkg-10 (Milmila R.F. to VIP chowk)                   | Assam   |                      27 |               1265 | 18-12-23         | 18-06-26                      | 18-06-26                             |                       7 |
|   765 | Tamenglong Mahur Package 7                                                        | Assam   |                      20 |                847 | 04-03-24         | 04-03-26                      | 04-03-26                             |                      28 |
|   766 | Jorhat to Jhanji (Package-I)                                                      | Assam   |                      10 |                478 | 14-02-24         | 11-08-24                      | 31-12-24                             |                      13 |
|   767 | Jorhat to Jhanji (Package-II)                                                     | Assam   |                      14 |                438 | 14-02-24         | 11-08-24                      | 31-12-24                             |                       9 |
|   768 | Jorhat to Jhanji (Package-III)                                                    | Assam   |                      14 |                359 | 14-02-24         | 11-08-24                      | 31-12-24                             |                      18 |
|   769 | Jorhat to Jhanji (Package-IV)                                                     | Assam   |                       0 |                279 | 14-02-24         | 11-08-24                      | 31-12-24                             |                      23 |
|   770 | Construction of Service Road and RCC Drain from Kaliabor Tiniali to Kolong Bridge | Assam   |                       1 |                  3 | 17-05-24         | 14-09-24                      | 31-10-24                             |                       0 |
|   771 | Jamuguri to Biswanath Chariali                                                    | Assam   |                      26 |                599 | 19-12-16         | 19-06-19                      | 31-10-24                             |                      90 |
|   772 | Rangagara to Kaliabor Tinali                                                      | Assam   |                      18 |                387 | 23-10-17         | 21-04-20                      | 31-10-24                             |                      87 |
|   773 | Hapachara to Tulungia road Km 0.00 to Km 14.050                                   | Assam   |                      15 |                225 | 26-06-20         | 26-12-22                      | 31-08-24                             |                      96 |
|   774 | Jogighopa Bridge to Agia (Package-6)                                              | Assam   |                      12 |                209 | 26-10-20         | 19-04-22                      | 31-07-24                             |                      95 |
|   775 | INFRASTRUCTURE WORK: MMLP (Package- I: Road and Utility Works)                    | Assam   |                       4 |                694 | 30-09-20         | 01-04-22                      | 31-10-24                             |                      94 |
|   776 | INFRASTRUCTURE WORK: MMLP (Pkg.-III : External Rail Connectivity)                 | Assam   |                       4 |                694 | 01-12-20         | 01-06-22                      | 31-08-24                             |                      92 |
|   777 | Dhubri - Phulbari Bridge                                                          | Assam   |                      19 |               4997 | 15-12-20         | 12-09-28                      | 12-09-28                             |                      50 |
|   778 | Daboka- Kthkhati Pkg-5                                                            | Assam   |                      17 |                289 | 12-07-21         | 12-01-23                      | 30-09-24                             |                      79 |
|   779 | 2-Lane Brahmaputra River Bridge at Jogighopa                                      | Assam   |                       4 |                747 | 12-11-21         | 10-11-24                      | 31-12-26                             |                      56 |
|   780 | Daboka- Kthkhati Pkg-6                                                            | Assam   |                      32 |                626 | 14-07-22         | 13-07-24                      | 31-12-24                             |                      72 |
|   781 | Dibrugarh-Lahoal-Chabua Bypass Pkg-1                                              | Assam   |                      25 |                215 | 25-07-22         | 24-07-24                      | 31-08-24                             |                      90 |
|   782 | Digboi, margherita & Ledo Bypass Pkg-2                                            | Assam   |                      20 |                171 | 25-07-22         | 24-07-24                      | 31-08-24                             |                      95 |

|   SN. | Project Name                                                                                       | State             |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|----------------------------------------------------------------------------------------------------|-------------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   783 | INFRASTRUCTURE WORK: Deveopment of Inland Water Transport (IWT) Terminal at MMLP Jogighopa         | Assam             |                       0 |                 71 | 22-04-22         | 14-10-23                      | 30-07-24                             |                      90 |
|   784 | 4-L Srirampur - Dhubri Pkg-2                                                                       | Assam             |                      27 |                909 | 02-01-23         | 01-01-25                      | 01-01-25                             |                      72 |
|   785 | 4-L Daboka- Kthkhati Pkg-7 (Dillai- Lahorijan)                                                     | Assam             |                      11 |                204 | 20-01-23         | 20-07-24                      | 30-10-24                             |                      72 |
|   786 | Construction of Balance work of Demow to End of Moran Bypass                                       | Assam             |                      27 |                386 | 20-01-23         | 20-07-24                      | 31-12-24                             |                      39 |
|   787 | Dibrugarh Bypass - Ledo Bypass Pkg-3 (Nalani Hulla - Bogapani)                                     | Assam             |                      41 |                459 | 19-05-23         | 17-05-25                      | 17-05-25                             |                      35 |
|   788 | Z-Morh Tunnel on (DBFOT) Annuity basis                                                             | Jammu and Kashmir |                      12 |               2717 | 24-06-20         | 20-12-23                      | 31-07-24                             |                      90 |
|   789 | Chenani-Sudhmahadev                                                                                | Jammu and Kashmir |                      17 |                256 | 22-11-18         | 21-11-20                      | 31-12-24                             |                      81 |
|   790 | 4-L Jammu-Akhnoor road NH-144A from Ganesh Vihar (Km 6.000) to Khati Chowk (Km 26.350) Pkg=IIIA    | Jammu and Kashmir |                      20 |                322 | 12-07-19         | 11-07-21                      | 30-06-25                             |                      76 |
|   791 | Bi-directional Tunnel at Km 83 of 495m along with approach road of 664 mand a Major Bridge of 110m | Jammu and Kashmir |                       1 |                 91 | 08-06-20         | 07-06-22                      | 31-12-25                             |                      50 |
|   792 | (i) Zoji-la Tunnel and (ii) Connecting Road to Z Morh                                              | Jammu and Kashmir |                      33 |               6809 | 01-10-20         | 30-09-26                      | 29-09-26                             |                      51 |
|   793 | Goha-Khellani Package I                                                                            | Jammu and Kashmir |                       9 |                228 | 01-10-20         | 01-04-22                      | 31-12-24                             |                      84 |
|   794 | Goha-Khellani Package II                                                                           | Jammu and Kashmir |                       9 |                211 | 01-10-20         | 01-04-22                      | 30-11-24                             |                      85 |
|   795 | Khellani-Khanabal Pkg 1                                                                            | Jammu and Kashmir |                      20 |                486 | 29-03-21         | 28-09-22                      | 30-09-24                             |                      93 |
|   796 | Goha-Khellani (Khellani Tunnel) Package- III                                                       | Jammu and Kashmir |                       2 |                750 | 25-03-21         | 24-03-23                      | 30-11-24                             |                      79 |
|   797 | Khellani-Khanabal Pkg 3                                                                            | Jammu and         |                      13 |                399 | 01-07-21         | 31-12-22                      | 30-11-24                             |                      88 |

| SN.   | Project Name                                                                                | State             | Total Length (in km.)   | TPC/TCC (in cr.)   | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   | Physical Progress (%)   |
|-------|---------------------------------------------------------------------------------------------|-------------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|       |                                                                                             | Kashmir           |                         |                    |                  |                               |                                      |                         |
| 798   | Khellani-Khanabal (Donipawa -Ashajipora- Khudwani) PKG 7                                    | Jammu and Kashmir | 8                       | 260                | 15-06-21         | 17-12-22                      | 15-07-24                             | 96                      |
| 799   | Khellani-Khanabal Pkg 5                                                                     | Jammu and Kashmir | 16                      | 497                | 24-08-21         | 19-02-23                      | 30-11-24                             | 61                      |
| 800   | Khellani-Khanabal Pkg 4                                                                     | Jammu and Kashmir | 17                      | 860                | 24-08-21         | 23-08-23                      | 31-12-25                             | 31                      |
| 801   | Khellani-Khanabal Pkg 2                                                                     | Jammu and Kashmir | 15                      | 512                | 26-08-21         | 24-02-23                      | 31-12-25                             | 47                      |
| 802   | 4-L flyover on Jammu-Akhnoor (4th Tawi bridge to Canal Head ) Pkg-1                         | Jammu and Kashmir | 1                       | 245                | 10-01-23         | 09-01-25                      | 30-04-25                             | 16                      |
| 803   | 4-L Jammu-Akhnoor (Khati Chowk to Hanuman Chowk) including bridge on Chenab river Pkg-3B    | Jammu and Kashmir | 4                       | 144                | 14-03-23         | 13-03-25                      | 13-03-25                             | 21                      |
| 804   | Ukhrul - Toloi - Tadubi (PKG- 2)                                                            | Manipur           | 41                      | 579                | 01-03-24         | 01-03-26                      | 01-03-26                             | 18                      |
| 805   | Ukhrul to Choithar on (Ukhrul-Jessami Road)-Manipur-(Design Ch. 45.600 to 54.212 Km) Pkg-4. | Manipur           | 9                       | 26                 | 01-07-24         | 30-06-25                      | 30-06-25                             | 0                       |
| 806   | Construction of Moreh-Bypass                                                                | Manipur           | 3                       | 68                 | 01-07-20         | 31-12-21                      | 31-08-24                             | 78                      |
| 807   | Churachandpur to Tuivai Package-2A                                                          | Manipur           | 16                      | 233                | 01-07-20         | 30-06-22                      | 31-12-24                             | 84                      |
| 808   | Churachandpur to Tuivai Package-4A                                                          | Manipur           | 11                      | 204                | 01-07-20         | 30-06-22                      | 31-12-24                             | 70                      |
| 809   | Churachandpur to Tuivai section Km 13.747 to Km 32.835 PKG 1B                               | Manipur           | 19                      | 242                | 01-07-20         | 30-06-22                      | 31-12-24                             | 78                      |
| 810   | Yaingangpokpi-Finch Corner Section from km 0.00 to 16.900 (length 16.900km) Pkg 1           | Manipur           | 17                      | 333                | 01-07-20         | 30-06-22                      | 16-05-25                             | 55                      |
| 811   | Yaingangpokpi-Finch Corner Section from km 16.900 to 30.970 (length 14.070km) Pkg 2         | Manipur           | 14                      | 218                | 01-07-20         | 30-06-22                      | 24-04-25                             | 64                      |
| 812   | Churachandpur to Tuivai 2B                                                                  | Manipur           | 22                      | 366                | 05-08-20         | 04-08-22                      | 31-12-24                             | 77                      |
| 813   | Churachandpur to Tuivai 4B                                                                  | Manipur           | 11                      | 178                | 05-08-20         | 04-08-22                      | 31-12-24                             | 81                      |

|   SN. | Project Name                                         | State   |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|------------------------------------------------------|---------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   814 | Senapati - Imphal Pkg 4A                             | Manipur |                      12 |                379 | 15-10-20         | 18-04-22                      | 31-08-25                             |                      45 |
|   815 | 4-lane Irang Bridge                                  | Manipur |                       0 |                 49 | 04-01-21         | 16-10-22                      | 31-08-24                             |                      93 |
|   816 | Maram -Peren (Package-1A)                            | Manipur |                      22 |                226 | 21-06-21         | 22-12-22                      | 23-02-25                             |                      59 |
|   817 | Maram -Peren (Package-1B)                            | Manipur |                      18 |                188 | 21-06-21         | 22-12-22                      | 04-08-24                             |                      92 |
|   818 | Imphal-Moreh (Pkg-III)                               | Manipur |                      10 |                182 | 21-06-21         | 20-12-22                      | 31-08-24                             |                     100 |
|   819 | Tamenglong to Mahur (PKG-1)                          | Manipur |                      10 |                186 | 15-09-21         | 16-03-23                      | 15-01-25                             |                      93 |
|   820 | Tamenglong to Mahur (PKG-4)                          | Manipur |                      11 |                199 | 15-09-21         | 16-03-23                      | 17-02-25                             |                      85 |
|   821 | Senapati imphal Pkg 5B (Sekmai to Nilkhuthi section) | Manipur |                      11 |                212 | 20-07-21         | 21-01-23                      | 15-08-25                             |                      27 |
|   822 | Tamenglong to Mahur (PKG-3)                          | Manipur |                      12 |                234 | 21-06-21         | 20-12-22                      | 30-10-24                             |                      90 |
|   823 | Imphal - Khongsang - Jiribam Pkg-1                   | Manipur |                      13 |                139 | 01-07-21         | 02-01-23                      | 31-03-25                             |                      44 |
|   824 | Imphal - Khongsang - Jiribam Pkg-2                   | Manipur |                      17 |                195 | 11-06-21         | 13-12-22                      | 28-02-25                             |                      50 |
|   825 | Tamenglong to Mahur (PKG-2)                          | Manipur |                      21 |                484 | 15-09-21         | 16-03-23                      | 11-02-25                             |                      91 |
|   826 | Churachandpur to Tuivai Pkg 3                        | Manipur |                      52 |                673 | 25-08-21         | 24-08-23                      | 30-06-25                             |                      70 |
|   827 | Imphal - Khongsang - Jiribam Pkg-3                   | Manipur |                      33 |                467 | 15-09-21         | 19-03-23                      | 31-12-24                             |                      74 |
|   828 | Imphal - Khongsang - Jiribam Pkg-4                   | Manipur |                      35 |                580 | 27-06-22         | 29-12-23                      | 28-02-25                             |                      52 |
|   829 | Tamenglong to Mahur (PKG-5)                          | Manipur |                      26 |                478 | 18-11-21         | 19-05-23                      | 28-02-25                             |                      80 |
|   830 | Maram - Peren (PKG-3)                                | Manipur |                      34 |                467 | 26-11-21         | 25-11-23                      | 28-10-24                             |                      90 |
|   831 | Ukhrul - Toloi - Tadubi (PKG- 4)                     | Manipur |                      24 |                311 | 27-08-22         | 28-02-24                      | 10-04-25                             |                      74 |
|   832 | Tamenglong to Mahur (PKG-6) (Haflong)                | Manipur |                      16 |                311 | 19-11-21         | 20-05-23                      | 30-04-25                             |                      73 |
|   833 | Khongsang- Jiribam Pkg-5                             | Manipur |                      30 |                411 | 09-11-22         | 12-05-24                      | 31-03-25                             |                      51 |
|   834 | Khongsang- Jiribam Pkg-6                             | Manipur |                      38 |                505 | 07-02-23         | 06-02-25                      | 01-11-25                             |                      41 |
|   835 | Akhegwo- Jessami (Akash Bridge to Jessami) Pkg.2     | Manipur |                      15 |                152 | 20-02-23         | 19-02-25                      | 19-02-25                             |                      68 |
|   836 | Balance work of Ukhrul - Toloi - Tadubi (PKG- 3)     | Manipur |                      31 |                316 | 23-07-23         | 20-01-25                      | 20-01-25                             |                      43 |
|   837 | Imphal- Khongsang- Jiribam Pkg-7                     | Manipur |                      36 |                760 | 30-12-23         | 28-12-25                      | 28-12-25                             |                      27 |

|   SN. | Project Name                                                           | State     |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|------------------------------------------------------------------------|-----------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   838 | Shillong Dawki Package II Balance Work                                 | Meghalaya |                      27 |                526 | 09-02-24         | 07-08-26                      | 07-08-26                             |                      10 |
|   839 | Construction of Balance work of 2-L/ 4-L of Shillong-Dawki (Pkg-1)     | Meghalaya |                      12 |                351 | 23-10-23         | 22-10-25                      | 22-10-25                             |                      20 |
|   840 | Shillong-Dawki PKG-IV Balance work                                     | Meghalaya |                      18 |                446 | 19-04-24         | 19-04-26                      | 18-04-26                             |                       2 |
|   841 | Shillong-Dawki PKG-V Balance work                                      | Meghalaya |                       8 |                284 | 17-05-24         | 13-11-26                      | 13-11-26                             |                       0 |
|   842 | Tura-Dalu NH-51                                                        | Meghalaya |                      52 |                553 | 15-09-18         | 14-09-21                      | 31-12-24                             |                      67 |
|   843 | Ranikor - Maheshkhola - Baghmara (RMB) Pkg-4 (Kanai to Rongra)         | Meghalaya |                      15 |                158 | 24-10-20         | 25-04-22                      | 31-12-24                             |                      97 |
|   844 | Ranikor - Maheshkhola - Baghmara (RMB) Pkg-5 (Rongra to Panda)         | Meghalaya |                      16 |                147 | 24-10-20         | 25-04-22                      | 31-03-25                             |                      96 |
|   845 | Ranikor - Maheshkhola - Baghmara (RMB) Pkg-3                           | Meghalaya |                      24 |                260 | 28-06-21         | 28-12-22                      | 30-11-24                             |                      86 |
|   846 | Ranikor - Maheshkhola - Baghmara (RMB) Pkg-6 (Panda to Baghmara)       | Meghalaya |                      17 |                145 | 30-09-22         | 31-03-24                      | 30-11-24                             |                      82 |
|   847 | Nongstoin-Rambrai-Kyrshai (NRK) Pkg-1                                  | Meghalaya |                      34 |                360 | 27-05-22         | 25-05-24                      | 31-12-24                             |                      78 |
|   848 | Ranikor - Maheshkhola - Baghmara (RMB) Pkg-2                           | Meghalaya |                      26 |                284 | 19-12-22         | 19-06-24                      | 31-12-24                             |                      70 |
|   849 | Keifang - Tuivai (PKG-2) re-award                                      | Mizoram   |                      37 |                524 | 01-09-23         | 22-02-25                      | 22-02-26                             |                      30 |
|   850 | Aizwal-Tuipang (Pkg-III)                                               | Mizoram   |                      40 |                867 | 25-10-19         | 24-04-23                      | 26-11-24                             |                      88 |
|   851 | Aizwal-Tuipang (Pkg-IV)                                                | Mizoram   |                      43 |                899 | 25-10-19         | 24-04-23                      | 23-12-24                             |                      91 |
|   852 | Aizwal-Tuipang (Pkg-V)                                                 | Mizoram   |                      35 |                753 | 25-10-19         | 24-04-23                      | 31-12-24                             |                      83 |
|   853 | Aizwal-Tuipang (Pkg-VI)                                                | Mizoram   |                      46 |                769 | 16-12-19         | 16-06-23                      | 18-10-24                             |                      87 |
|   854 | Aizwal-Tuipang (Pkg-VIII)                                              | Mizoram   |                      40 |                637 | 16-03-20         | 15-09-23                      | 15-12-24                             |                      87 |
|   855 | Keifang-Rulchawm section Km 30.050 to Km 50.360 (Seling-Dulte) Pkg III | Mizoram   |                      18 |                292 | 01-07-20         | 30-06-22                      | 30-06-24                             |                      90 |
|   856 | Aizwal-Tuipang (Pkg- VII)                                              | Mizoram   |                      39 |                606 | 01-10-20         | 01-04-24                      | 31-12-24                             |                      82 |
|   857 | Hnathial Bypass (Pkg-2) on Aizawl Tuipang section of NH 54             | Mizoram   |                       7 |                114 | 01-10-20         | 03-04-22                      | 20-10-24                             |                      75 |
|   858 | 2-Laning of Lawngtlai Bypass (Pkg-3) on                                | Mizoram   |                       2 |                 59 | 20-11-20         | 23-05-22                      | 13-08-24                             |                      83 |

| SN.   | Project Name                                                                            | State    | Total Length (in km.)   | TPC/TCC (in cr.)   | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   | Physical Progress (%)   |
|-------|-----------------------------------------------------------------------------------------|----------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|       | Aizawl-Tuipang                                                                          |          |                         |                    |                  |                               |                                      |                         |
| 859   | Tlabung lunglei PKG A                                                                   | Mizoram  | 37                      | 698                | 30-06-21         | 30-12-22                      | 31-12-25                             | 39                      |
| 860   | Tlabung - Lunglei PKG-B                                                                 | Mizoram  | 38                      | 741                | 10-07-21         | 09-01-23                      | 31-12-25                             | 38                      |
| 861   | Keifang - Tuivai (PKG-1)                                                                | Mizoram  | 31                      | 493                | 26-11-21         | 20-05-23                      | 31-12-24                             | 84                      |
| 862   | Keifang- Tuival Pkg-3                                                                   | Mizoram  | 30                      | 501                | 15-11-23         | 08-05-25                      | 08-05-26                             | 26                      |
| 863   | Akhegwo-Avangkhu PKG-3                                                                  | Nagaland | 37                      | 497                | 26-08-23         | 25-02-26                      | 25-02-26                             | 24                      |
| 864   | Akhegwo-Avangkhu PKG-2                                                                  | Nagaland | 35                      | 443                | 24-08-23         | 23-02-26                      | 23-02-26                             | 10                      |
| 865   | Construction of Balance work of Kohima- Bypass Road Package- 3                          | Nagaland | 11                      | 160                | 16-06-23         | 15-06-25                      | 15-06-25                             | 15                      |
| 866   | Construction of Balance work of Peren- Dimapur Pkg-3                                    | Nagaland | 17                      | 178                | 07-06-23         | 06-06-25                      | 06-06-25                             | 14                      |
| 867   | Akhegwo-Avangkhu PKG-1                                                                  | Nagaland | 35                      | 430                | 24-08-23         | 23-02-26                      | 23-02-26                             | 16                      |
| 868   | Balance work of Kohima Jessami V                                                        | Nagaland | 22                      | 331                | 23-11-23         | 21-11-25                      | 21-11-25                             | 20                      |
| 869   | Balance work of Kohima Jessami Package II                                               | Nagaland | 22                      | 356                | 05-01-24         | 04-01-26                      | 04-01-26                             | 0                       |
| 870   | Balance work of Changtongya Longleng Package II                                         | Nagaland | 13                      | 207                | 25-01-24         | 24-01-25                      | 24-01-25                             | 77                      |
| 871   | Construction of Balance work of Peren- Dimapur Pkg-2                                    | Nagaland | 19                      | 259                | 10-09-23         | 09-09-25                      | 09-09-25                             | 9                       |
| 872   | Construction of Balance work of Merangkong-Tamlu-Mon (MTM) Road (PKG-2)                 | Nagaland | 20                      | 216                | 22-08-23         | 21-08-25                      | 21-08-25                             | 17                      |
| 873   | Construction of Balance work of Merangkong-Tamlu-Mon (MTM) Road(PKG- 4)                 | Nagaland | 23                      | 324                | 11-09-23         | 10-09-25                      | 10-09-25                             | 14                      |
| 874   | Construction of Balance work of Merangkong-Tamlu-Mon (MTM) Road (Wakching Town) (PKG-5) | Nagaland | 13                      | 162                | 08-09-23         | 07-09-25                      | 07-09-25                             | 20                      |
| 875   | Construction of Balance work of Dimapur â€' Kohima (Pkg-III) Re-awarded                 | Nagaland | 14                      | 563                | 29-09-23         | 28-09-25                      | 28-09-25                             | 12                      |

|   SN. | Project Name                                                                                     | State    |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|--------------------------------------------------------------------------------------------------|----------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   876 | Construction of Balance work of Kohima- Bypass Road Package- 1                                   | Nagaland |                      11 |                232 | 09-11-23         | 08-11-26                      | 08-11-26                             |                       1 |
|   877 | Peren - Dimapur Package IV (Re-awarded)                                                          | Nagaland |                      10 |                117 | 24-02-24         | 23-02-26                      | 23-02-26                             |                       0 |
|   878 | Dimapur Bypass (Nagaland Portion)                                                                | Nagaland |                      21 |                819 | 05-09-17         | 04-09-20                      | 31-07-24                             |                      99 |
|   879 | Dimapur Bypass (Assam Portion)                                                                   | Nagaland |                      14 |                511 | 26-11-19         | 25-11-22                      | 31-08-24                             |                      94 |
|   880 | Strengthening of Kohima to Mao from km 185.540 to km 211.709                                     | Nagaland |                      26 |                316 | 20-10-20         | 22-04-22                      | 28-02-25                             |                      71 |
|   881 | Kohima-Bypass Road Package- 2                                                                    | Nagaland |                      11 |                277 | 15-10-20         | 15-10-22                      | 30-06-26                             |                      62 |
|   882 | Kohima-Bypass Road Package- 4                                                                    | Nagaland |                      11 |                202 | 15-10-20         | 17-04-22                      | 05-02-25                             |                      27 |
|   883 | Special repair of Mon- Tizit Stretch (Km 133.00 to Km177.00)                                     | Nagaland |                      44 |                 54 | 05-10-21         | 05-10-22                      | 31-07-24                             |                      98 |
|   884 | Akhegwo- Jessami (Akhegwo to Akash Bridge) Pkg.1                                                 | Nagaland |                      42 |                605 | 23-06-22         | 20-12-24                      | 20-12-24                             |                      74 |
|   885 | Tarku - Ravangla                                                                                 | Sikkim   |                      17 |                290 | 01-11-17         | 31-10-20                      | 31-08-24                             |                      97 |
|   886 | start of Rabangla to Gylashing km 33.600 to km 58.540 (Pkg- IV)                                  | Sikkim   |                      25 |                293 | 31-10-20         | 01-05-22                      | 31-03-26                             |                      49 |
|   887 | Legship - Gyalshing from km58.840 to km75.00 (Pkg- V)                                            | Sikkim   |                      16 |                263 | 10-11-20         | 09-05-23                      | 31-12-25                             |                      46 |
|   888 | Legship - Gyalshing from km75.00 to km 90.210 (Pkg- VI)                                          | Sikkim   |                      15 |                183 | 10-11-20         | 10-05-22                      | 31-01-25                             |                      45 |
|   889 | Rishi Border- Rolep- Menla (Pkg-2B)                                                              | Sikkim   |                      10 |                230 | 15-10-20         | 15-04-23                      | 31-03-25                             |                      77 |
|   890 | Rishi Border -Rolep- Menla (Pkg-2C)                                                              | Sikkim   |                      14 |                493 | 25-05-21         | 23-05-24                      | 30-06-25                             |                      39 |
|   891 | Rishi Border -Chochenpheri - Rolep- Menla (Pkg- 3A)                                              | Sikkim   |                      30 |                817 | 10-12-20         | 09-12-23                      | 31-12-25                             |                      35 |
|   892 | Rishi Border -Rhenok- Menla (Pkg- 3B)                                                            | Sikkim   |                      12 |                411 | 25-02-21         | 24-02-24                      | 19-04-25                             |                      41 |
|   893 | Rishi Border- Rolep- Menla (Pkg-2A)                                                              | Sikkim   |                       7 |                332 | 10-03-21         | 08-09-23                      | 31-12-25                             |                      40 |
|   894 | Realignment-CH: 0.00 to 2.00 Including MAJOR BRIDGE (viaduct) of 680mon Ranipool to Pakyong Road | Sikkim   |                       2 |                265 | 10-04-21         | 10-04-23                      | 30-06-25                             |                      62 |

|   SN. | Project Name                                                                        | State       |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|-------------------------------------------------------------------------------------|-------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   895 | Balance Work of Ranipool to Pakyong from km 2.000 to km 16.167                      | Sikkim      |                      14 |                265 | 05-01-23         | 06-07-24                      | 30-06-25                             |                      48 |
|   896 | Melaghar - Srimantpur on Udaipur Jn to Srimantpur (Indo-Bangladesh Border) on NH-08 | Tripura     |                      13 |                196 | 29-05-23         | 27-11-24                      | 27-11-24                             |                      16 |
|   897 | 4-L Agartala Western Bypass                                                         | Tripura     |                      25 |               2026 | 09-03-24         | 09-03-27                      | 09-03-27                             |                       0 |
|   898 | Agartala Khowai Package II Balance Work                                             | Tripura     |                      12 |                141 | 01-03-24         | 31-08-25                      | 31-08-25                             |                       2 |
|   899 | Khowai-Tripura-Teliamura-PKG-1                                                      | Tripura     |                      26 |                432 | 18-07-24         | 17-07-26                      | 17-07-26                             |                       0 |
|   900 | Jolaibari Belonia (from km 0.000 to km 21.412) of NH-108A                           | Tripura     |                      21 |                272 | 15-07-20         | 06-01-22                      | 30-09-24                             |                      92 |
|   901 | Kailashahar to Kumarghat                                                            | Tripura     |                      19 |                278 | 15-07-20         | 13-01-22                      | 31-07-24                             |                      99 |
|   902 | Construction of 2 RCC Bridges on river Gomati and Muhuri                            | Tripura     |                       2 |                 87 | 23-09-20         | 23-03-22                      | 31-10-24                             |                      61 |
|   903 | Kailashahar to Khowai PKG-1                                                         | Tripura     |                       8 |                 99 | 29-12-20         | 30-06-22                      | 31-08-24                             |                      89 |
|   904 | Kailashahar to Khowai PKG-4                                                         | Tripura     |                      12 |                159 | 29-12-20         | 30-06-22                      | 31-07-24                             |                      97 |
|   905 | 2-laning from Manu-Simlung ( Pkg IV)                                                | Tripura     |                      18 |                355 | 25-06-21         | 24-12-22                      | 31-01-25                             |                      17 |
|   906 | Lalchara- Kanchanpur section from km 16.077 to km 43.935 (Manu-Simlung -II)         | Tripura     |                      28 |                457 | 10-01-23         | 09-01-25                      | 09-01-25                             |                      37 |
|   907 | Kargil- Zanskar Road (Pkg-4)                                                        | UT Ladakh   |                      12 |                 81 | 02-03-21         | 01-03-24                      | 01-10-24                             |                      40 |
|   908 | Kargil - Zanskar Road Pkg-1                                                         | UT Ladakh   |                      30 |                384 | 01-07-21         | 02-01-23                      | 01-10-25                             |                      51 |
|   909 | Kargil - Zanskar Road Pkg-2                                                         | UT Ladakh   |                      27 |                405 | 01-07-21         | 02-01-23                      | 01-10-25                             |                      45 |
|   910 | Kargil - Zanskar Road Pkg-3                                                         | UT Ladakh   |                      30 |                381 | 01-07-21         | 02-01-23                      | 01-11-24                             |                      56 |
|   911 | Kargil - Zanskar Road Pkg-8                                                         | UT Ladakh   |                      34 |                398 | 01-07-21         | 02-01-23                      | 01-11-24                             |                      59 |
|   912 | Silkyara Tunnel                                                                     | Uttarakhand |                       5 |               1384 | 09-07-18         | 08-07-22                      | 28-01-26                             |                      60 |
|   913 | Rudraprayag to Joshimath Package-I                                                  | Uttarakhand |                      29 |                274 | 23-05-18         | 20-11-20                      | 31-08-24                             |                      99 |
|   914 | Rudraprayag to Joshimath Package-II                                                 | Uttarakhand |                      29 |                403 | 24-05-18         | 21-11-20                      | 31-08-24                             |                      96 |
|   915 | Rudraprayag to Joshimath Package-III                                                | Uttarakhand |                      37 |                417 | 23-05-18         | 20-11-20                      | 31-08-24                             |                      99 |
|   916 | Bagrakot-Kafer (Package - IVA)                                                      | West Bengal |                      15 |                403 | 04-10-19         | 03-04-22                      | 31-01-25                             |                      73 |

|   SN. | Project Name                                                                                                                       | State          |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|------------------------------------------------------------------------------------------------------------------------------------|----------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   917 | Bagrakot-Kafer ( Pkg IV-B)                                                                                                         | West Bengal    |                      13 |                296 | 05-10-20         | 05-04-23                      | 31-01-25                             |                      93 |
|   918 | Kafer- Lava More (Pkg-VA)                                                                                                          | West Bengal    |                      21 |                311 | 05-10-20         | 05-04-23                      | 31-01-25                             |                      93 |
|   919 | Lava More Pedong bypass to Reshi Border (Pkg-VB)                                                                                   | West Bengal    |                      17 |                345 | 20-10-20         | 17-04-22                      | 31-03-25                             |                      89 |
|   920 | 6L Access Controlled Greenfield Highway from Marripudi (Ch. 285+500) to Somavarappadu (Ch. 314+600) of [NH- 544G] (Package-13)     | Andhra Pradesh |                      29 |                976 | 10-02-24         | 09-02-26                      | 09-02-26                             |                       7 |
|   921 | 6L Access Controlled Greenfield Highway from Audireddipalle (Ch. 160+000) to Mallapalle (Ch. 176+000)(Package-07)                  | Andhra Pradesh |                      16 |                987 | 07-03-24         | 06-03-26                      | 06-03-26                             |                       0 |
|   922 | 6L Access Controlled Greenfield Highway from Somavarappadu (Ch.314.600) to Muppavaram (Ch.343+240) of [NH-544G] (Package-14)       | Andhra Pradesh |                      29 |               1104 | 12-02-24         | 11-02-26                      | 11-02-26                             |                       0 |
|   923 | 6L Access Controlled Greenfield Highway from Polavaram (Ch. 260+000) to Marripudi (Ch. 285+500) of [NH-544G](Package-12)           | Andhra Pradesh |                      26 |                747 | 12-02-24         | 10-02-26                      | 11-02-26                             |                       5 |
|   924 | 6L Access Controlled Greenfield Highway from Chandrasekharapuram (Ch. 228+000) to Polavaram (Ch. 260+000)of [NH-544G] (Package-11) | Andhra Pradesh |                      32 |               1293 | 12-02-24         | 10-02-26                      | 11-02-26                             |                       3 |
|   925 | 6L Access Controlled Greenfield Highway from Narayanmpet (Ch. 203+500) to Chandrasekharpuram (Ch. 228+000)(Package-10)             | Andhra Pradesh |                      25 |                814 | 12-02-24         | 10-02-26                      | 11-02-26                             |                       5 |
|   926 | 6L Access Controlled Greenfield Highway from Vankarakunta (Ch. 45+700) to Odulapalle (Ch. 72+000) of [NH- 544G](Package-3)         | Andhra Pradesh |                      26 |                993 | 02-03-24         | 01-03-26                      | 01-03-26                             |                       0 |

|   SN. | Project Name                                                                                                                               | State          |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|--------------------------------------------------------------------------------------------------------------------------------------------|----------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   927 | 6L Access Controlled Greenfield Highway from Vanavolu (Ch. 24+300) to Vankarakunta (Ch. 45+700) of [NH-544G] (Package-2)                   | Andhra Pradesh |                      21 |                751 | 02-03-24         | 01-03-26                      | 02-03-26                             |                       0 |
|   928 | 6L Access Controlled Greenfield Highway from Mallapalle (Ch. 176+000) to Kavulakuntla (Ch. 196+000) (Package-08)                           | Andhra Pradesh |                      20 |                909 | 12-02-24         | 10-02-26                      | 11-02-26                             |                       0 |
|   929 | 6L Access Controlled Greenfield Highway from Yerragudipadu (Ch. 129+000) to Audireddipalle (Ch. 160+000) of [NH - 544G] (Package-6)        | Andhra Pradesh |                      31 |               1200 | 12-02-24         | 10-02-26                      | 11-02-26                             |                       0 |
|   930 | 6L Access Controlled Greenfield Highway from Nallacheruvu palli (Ch. 96+300) to Yerragudipadu (Ch. 129+000) of [NH-544G] (Package-5)       | Andhra Pradesh |                      33 |               1253 | 12-02-24         | 10-02-26                      | 11-02-26                             |                       0 |
|   931 | 6L Access Controlled Greenfield Highway from Odulapalle (Ch. 72+000) to Nallacheruvu-palli (Ch. 96+300) of [NH- 544G](Package-4)           | Andhra Pradesh |                      24 |               1059 | 05-02-24         | 03-02-26                      | 04-02-26                             |                       0 |
|   932 | 6L Access Controlled Greenfield Highway from Kodur (Ch. 0+000) to Vanavolu (Ch. 24+300) of [NH-544G] (Package-1)                           | Andhra Pradesh |                      24 |                913 | 05-02-24         | 03-02-26                      | 04-02-26                             |                       0 |
|   933 | Improvement of 4L road to 6L road and 4L dedicated Port Roads for the Port connectivity road from Convent junction to Sheelanagar Junction | Andhra Pradesh |                      10 |                686 | 14-02-24         | 13-02-26                      | 13-02-26                             |                       3 |

|   SN. | Project Name                                                                                                                                                                                                                                                                                                                                                                                                                                                              | State          |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   934 | Construction of four lane access controlled highway from Chillakuru cross road to Turpu Kanupur (Part 1 of Package - II) km 0.000 (131.500 of NH - 16) to km 23.770 on New NH-516W including six lane flyover and approaches on NH-16 (length km 1.050) and six lane access controlled from Turpu Kanupur to Port South Gate (Part 2 of Package - II) km 23.770 to km 35.015 on New NH-516W in the state of Andhra Pradesh on HAMMode under Bharatmala Pariyojana Phase I | Andhra Pradesh |                      36 |                864 | 07-12-23         | 06-12-25                      | 06-12-25                             |                       5 |
|   935 | 4L PS from Mandlem (Existing Km. 38.000/Design Km.30.600) to Atmakur (Existing Km.73.000/Design Km 66.115) of NH-340C (Package-2)                                                                                                                                                                                                                                                                                                                                         | Andhra Pradesh |                      36 |                887 | 23-11-23         | 22-11-25                      | 22-11-25                             |                      20 |
|   936 | 6L of Kumarajapet to Veera Kaveri Raja Puram from km 43.800 to km 61.380 of NH- 716B (Pkg-II)                                                                                                                                                                                                                                                                                                                                                                             | Andhra Pradesh |                      18 |                592 | 30-10-23         | 29-10-25                      | 29-10-25                             |                      25 |
|   937 | 6L of Naidupeta Junction - Turpukanupur Section from km 57.046 to km 91.927                                                                                                                                                                                                                                                                                                                                                                                               | Andhra Pradesh |                      35 |               1399 | 20-10-23         | 19-10-25                      | 19-10-25                             |                       2 |
|   938 | 4L Greenfield Road connecting North and South industrial cluster of Khandaleru Creek near Krishnapatnam port at Thamminapatnam to Mollur from Km 0.0 to Km 16.046, Part I & 6L extension of dedicated port road of NH-67 (Km 18.0 to Km 19.3, Part II)                                                                                                                                                                                                                    | Andhra Pradesh |                      16 |                609 | 25-09-23         | 24-09-25                      | 24-09-25                             |                      11 |
|   939 | 4L of Pileru to Kalur Section from Km 55.900 to Km 92.800 & Km 94.500 to Km 95.717 of NH-71(Package-II)                                                                                                                                                                                                                                                                                                                                                                   | Andhra Pradesh |                      38 |               1877 | 24-10-23         | 18-11-25                      | 16-04-25                             |                      37 |

|   SN. | Project Name                                                                                                                                                  | State          |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|---------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   940 | 4L PS from Kurnool (Existing Km. 5.400 of NH- 40/Design Km.0.000) to Mandlem (Existing Km.38.000/Design Km 30.600) of NH-340C (Package-1)                     | Andhra Pradesh |                      31 |                827 | 05-10-23         | 04-10-25                      | 31-03-25                             |                      56 |
|   941 | 4L PS Mydukur - Badvel from Km 585.820 to Km 630.960 of NH-67                                                                                                 | Andhra Pradesh |                      45 |               1064 | 21-09-23         | 19-09-25                      | 19-09-25                             |                      21 |
|   942 | 4 Laning of NH-544D from Km 37.000 to km 69.000 of Muchukota- Bugga section (Pkg- 2)                                                                          | Andhra Pradesh |                      32 |               1098 | 17-08-23         | 15-08-25                      | 15-08-25                             |                      32 |
|   943 | Development of 4L Road from Samarlakota to Achampeta Junction as part of Kakinada Port Connectivity to NH-16 (Rajanagaram Junction) in East Godavari District | Andhra Pradesh |                      12 |                646 | 17-08-23         | 15-08-25                      | 15-08-25                             |                      27 |
|   944 | Construction of Flyover/Underpass at Vizag Airport Junction to ensure Flow of container trailers to/from MMLP setup at NH-16                                  | Andhra Pradesh |                       2 |                 59 | 16-08-23         | 15-02-25                      | 15-02-25                             |                      35 |
|   945 | 4 Laning of NH-544D from Km 0.000 to km 37.000 of Anantapur- Muchukota section (Pkg-1)                                                                        | Andhra Pradesh |                      37 |                908 | 23-07-23         | 21-07-25                      | 21-07-25                             |                      41 |
|   946 | Bangalore Chennai Expressway (Phase-II Pkg-II) from km.96.000 to Km 127.000 (Baireddypalle to Bangarupalem section)                                           | Andhra Pradesh |                      31 |               1943 | 08-06-23         | 07-06-25                      | 17-06-26                             |                      35 |
|   947 | 4L of Madanapalle to Pileru Section from Km 0.000 to Km 55.900 of NH-71(Package-I)                                                                            | Andhra Pradesh |                      56 |               1877 | 14-01-23         | 12-01-25                      | 12-01-25                             |                      55 |
|   948 | 6L of Pondavakkam to Kannigaipair from km 96.040 to km 116.100 of NH 716B (Pkg- IV)                                                                           | Andhra Pradesh |                      20 |                819 | 24-01-23         | 23-01-25                      | 04-11-25                             |                      11 |
|   949 | 6L of Veera Kaveri Raja Puram to Pondavakkam from km 61.380 to km 96.040 of NH 716B (Pkg-III)                                                                 | Andhra Pradesh |                      35 |               1103 | 25-01-23         | 24-01-25                      | 24-01-25                             |                      66 |

|   SN. | Project Name                                                                                                                                                                                                        | State          |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   950 | 6L of Varadharajula to Kumarajapet from km 0.000 to km 43.800 of NH-716B (Pkg-I)                                                                                                                                    | Andhra Pradesh |                      44 |               1485 | 06-12-22         | 05-12-24                      | 31-05-25                             |                      52 |
|   951 | Bangalore Chennai Expressway (Phase-II Pkg-III) from km.127.000 to Km 156.000 (Bangarupalem to Gudipala section)                                                                                                    | Andhra Pradesh |                      29 |               1138 | 04-10-22         | 03-10-24                      | 03-10-24                             |                      75 |
|   952 | Bangalore Chennai Expressway (Phase-II Pkg-I) from km.71.000 to Km 96.000 (Bethamangala in the state of Karnataka to Byreddypalli)                                                                                  | Andhra Pradesh |                      25 |               1075 | 10-10-22         | 09-10-24                      | 31-03-25                             |                      57 |
|   953 | Khammam-Devarapalle Pkg V [4L Access Controlled (Greenfield) from Gurvaygudem village to Devarapalle village (Design Chainage 132+664 to 162+126)                                                                   | Andhra Pradesh |                      29 |                712 | 26-09-22         | 25-09-24                      | 31-05-25                             |                      52 |
|   954 | Khammam-Devarapalle Pkg IV [4L Access Controlled (Greenfield) from Recherla village to Gurvaygudem village (Design Chainage 105+236 to 132+664)]                                                                    | Andhra Pradesh |                      27 |                569 | 26-09-22         | 25-09-24                      | 31-03-25                             |                      60 |
|   955 | 6L Kantakapalle - Sabbavaram Section of NH-130CD Road from Km 445.100 to Km 464.662 (Pkg-4)                                                                                                                         | Andhra Pradesh |                      20 |                824 | 06-10-22         | 04-10-24                      | 31-03-25                             |                      61 |
|   956 | Up gradation of Port Connectivity NH Configuration of existing 2L to 4L road from Achhampeta Junction (NH-216) to Kakinada Anchorage Port Connecting Vakalpudi light house from Km. 0.000 to Km. 13.198 of NH- 516F | Andhra Pradesh |                      13 |                149 | 13-07-22         | 12-07-23                      | 31-12-24                             |                      58 |
|   957 | 4L Road from existing East break water upto Convent Junction from Phase 1 of the project start from Km. 0.312 [End of Vishakhapatnam Port Trust (VPT)] to Km. 3.800 [VCTPL Exit Gate]                               | Andhra Pradesh |                       3 |                 51 | 01-04-22         | 03-02-24                      | 31-07-24                             |                      82 |

|   SN. | Project Name                                                                                                                             | State          |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|------------------------------------------------------------------------------------------------------------------------------------------|----------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   958 | 6L Jakkuva - Korlam Section of NH-130CD Road from km 396.800 to km 421.100 (Pkg 2)                                                       | Andhra Pradesh |                      24 |                664 | 31-03-22         | 29-03-24                      | 30-09-24                             |                      84 |
|   959 | 6L Aluru - Jakkuva Section of NH-130CD Road from km 365.033 to km 396.800 (Pkg. 1)                                                       | Andhra Pradesh |                      32 |                923 | 31-03-22         | 29-03-24                      | 31-03-25                             |                      67 |
|   960 | Renigunta - Poyya - Naidupeta km 124.60 to km 183.4 of NH 71                                                                             | Andhra Pradesh |                      57 |               1863 | 31-01-22         | 31-01-24                      | 30-09-24                             |                      85 |
|   961 | Six Laning of Vijayawada Bypass from Gollapudi to Chinnakakani in Vijayawada - Gundugolanu Section from km. 30.00 to km. 47.881 (Pkg-IV) | Andhra Pradesh |                      18 |               1195 | 07-07-21         | 04-01-24                      | 14-04-25                             |                      74 |
|   962 | 6L of Chilkararupet bypass from km. 357.400 to km. 371.920 of NH-16 [Revived of earlier terminated N/02004/27001/AP]                     | Andhra Pradesh |                      16 |                757 | 28-06-21         | 19-03-23                      | 31-10-24                             |                      76 |
|   963 | Dedicated Port road to Krishnapatnam Port (Package-I) from Km. 0.000 to Km. 18.000                                                       | Andhra Pradesh |                      19 |                349 | 20-12-18         | 19-11-24                      | 31-05-25                             |                      60 |
|   964 | Balance work of 4L of Narimbanglo-Jatinga Junction- Harangajoroad section from Km 0.000 to Km 49.230 of NH-27                            | Assam          |                      49 |               1910 | 16-01-23         | 15-01-26                      | 15-01-26                             |                      38 |
|   965 | 6L Standalone Flyovers at Bongaigaon, Chapaguri, Pathsala, Simlaguri chowk and Baihata Bypass Junctions on stretches of NH-31 and NH-27  | Assam          |                       7 |                458 | 01-01-23         | 01-07-24                      | 15-08-24                             |                      82 |
|   966 | 6L Standalone Flyovers at Raha, Demow, Borghat, Kathiatali junctions and ROB at Jagiroad on stretches of NH 36 and NH 27                 | Assam          |                       7 |                281 | 05-12-22         | 15-07-24                      | 15-07-24                             |                      94 |
|   967 | 2L with ES of Yagyi - Kalewa section from Milepost 40/0 to Milepost 115/5 in Myanmar                                                     | Assam          |                     112 |               1200 | 28-05-18         | 01-06-23                      | 31-12-25                             |                      49 |

|   SN. | Project Name                                                                                                                                                                                                                                                                                                                                                                                                                        | State   |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   968 | 4L of Greenfield Alignment from Km. 47.000 to Km. 89.210 of Balbhadarpur to Bela Nawda Section of NH-119D                                                                                                                                                                                                                                                                                                                           | Bihar   |                      42 |               2186 | 11-03-24         | 10-03-26                      | 10-03-26                             |                       0 |
|   969 | 4L Elevated Corridor and at-grade improvements from Design Ch:0+000 to Design Ch: 19+870 of Danapur - Bihta Section, Design Ch:0+000 to Design Ch:0+231 connecting the existing RoB near Danapur station ,1.35 Km ramps and at- grade improvements to 4-lane section on Danapur side and Upgradation of existing Two lane carriageway to Four Lane carriageway from Design Ch:19+870 to Design Ch:23+500 of Bihta - Koilwar section | Bihar   |                      25 |               4433 | 11-03-24         | 08-09-26                      | 08-09-26                             |                       5 |
|   970 | 4L Greenfield starting from NH-30 near Saristabad (Patna) to Nathupur (Project end point of Patna-Gaya-Dobhi Section of NH- 83)                                                                                                                                                                                                                                                                                                     | Bihar   |                       4 |                482 | 27-02-24         | 27-08-25                      | 07-09-25                             |                       0 |
|   971 | Umagaon-Saharsa (Package-V) Bakaur- Parsarma-Bangaon-Bariyahi & Spur to Mahishi                                                                                                                                                                                                                                                                                                                                                     | Bihar   |                      39 |                768 | 15-12-23         | 14-12-25                      | 14-12-25                             |                      29 |
|   972 | Rehabilitation and Upgradation of Chroma - Bairgania Section of National Highway No 227F to 2 lane with paved shoulders from Design Ch.0.000 to Ch. 34.566                                                                                                                                                                                                                                                                          | Bihar   |                      35 |                611 | 01-02-24         | 31-01-26                      | 31-01-26                             |                      28 |
|   973 | Permanent rectification of 3 nos. of black spots in project Highway NH-27 of U.P border - Dewapur - Kotwa section from Km.360.915 to km.440.000 (Total Length of 79.085 Km) of NH-27& Permanent rectification of 5 nos. of black spots of project Highway NH-27 of Kotwa - Mehsi -                                                                                                                                                  | Bihar   |                      14 |                227 | 12-12-23         | 11-12-25                      | 11-12-25                             |                       0 |

| SN.   | Project Name                                                                                                                                         | State   | Total Length (in km.)   | TPC/TCC (in cr.)   | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   | Physical Progress (%)   |
|-------|------------------------------------------------------------------------------------------------------------------------------------------------------|---------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|       | Muzaffarpur Section from km.440.000 to km.520.000 (Total length 80.00Km)                                                                             |         |                         |                    |                  |                               |                                      |                         |
| 974   | 6L Bridge and its approaches across River Ganga as Part of Patna Ring Road (NH- 131G) starting from Km 8.480 near Sherpur to Km 23.000 near Dighwara | Bihar   | 15                      | 6292               | 05-09-23         | 05-09-27                      | 05-09-27                             | 0                       |
| 975   | 4L Greenfield Alignment of Shivrampur to Ramnagar from Km. 55.002 to Km. 109.300 of NH 119 D (Pkg-II)                                                | Bihar   | 54                      | 1494               | 04-07-23         | 03-07-25                      | 03-07-25                             | 5                       |
| 976   | 4L Greenfield Alignment of Amas to Shivrampur from 0.000 Km. to 55.002 Km. of NH 119 D (Pkg-I)                                                       | Bihar   | 55                      | 1391               | 31-03-23         | 29-03-25                      | 31-12-25                             | 6                       |
| 977   | 4L Greenfield Alignment from Kalyanapur to Tal Dashraha of NH-119D (Pkg-III)                                                                         | Bihar   | 47                      | 1858               | 16-02-23         | 15-02-25                      | 31-12-25                             | 11                      |
| 978   | 4L of Munger - Mirzachauki section from Km 157+350 to Km 193+931 (Pkg-4)                                                                             | Bihar   | 37                      | 1377               | 17-08-22         | 15-08-24                      | 30-06-25                             | 50                      |
| 979   | Balance work - WB-10 (Gandak Bridge) Km 402.00 to Km 440.00 (Devanpur - Kotwa)                                                                       | Bihar   | 3                       | 210                | 30-07-22         | 30-01-24                      | 31-03-25                             | 61                      |
| 980   | 4L Elevated Section and at-grade improvements at Begusarai town (Simaria - Khagaria section) from Km. 221.047 to Km. 225.302 of NH-31                | Bihar   | 4                       | 1188               | 27-06-22         | 23-12-24                      | 31-03-25                             | 51                      |
| 981   | 6L of Aurangabad to Bihar-Jharkhand border (Chordaha) section from km. 209.827 to Km. 249.525 of NH-19 (PKG-02)                                      | Bihar   | 40                      | 1822               | 28-03-22         | 04-04-24                      | 31-03-25                             | 53                      |

|   SN. | Project Name                                                                                                                 | State   |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|------------------------------------------------------------------------------------------------------------------------------|---------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|   982 | 4L of Munger - Mirzachauki section from start of existing Bhagalpur bypass to Rasulpur from Km 125+000 to Km 157+350 (Pkg-3) | Bihar   |                      32 |               1770 | 06-04-22         | 12-04-24                      | 15-06-25                             |                      40 |
|   983 | 4L Elevated Highway and at grade improvements at Gopalganj Town from Km. 384.000 to Km. 386.750 on NH-27                     | Bihar   |                       3 |                326 | 04-03-22         | 03-09-24                      | 31-12-24                             |                      84 |
|   984 | 4L of Munger - Mirzachauki section from Munger to Kharia village junction from Km 69+520 to Km 95+580 (Pkg-1)                | Bihar   |                      26 |               1660 | 31-03-22         | 30-03-24                      | 30-06-25                             |                      33 |
|   985 | 4L of Munger - Mirzachauki section from Km 95+580 to Km 125+000 (Pkg-2)                                                      | Bihar   |                      29 |               1021 | 12-03-22         | 10-03-24                      | 25-03-25                             |                      52 |
|   986 | 4L of Bahadurganj Araria section from Km 49.000 to Km 94.000 (Package-II) of NH- 327E                                        | Bihar   |                      45 |                860 | 10-01-22         | 09-01-24                      | 30-09-24                             |                      91 |
|   987 | Bakhtiyarpur-Rajauli Pkg-III from km. 101.630 to km.152.520                                                                  | Bihar   |                      51 |               2156 | 31-12-21         | 27-06-24                      | 31-08-24                             |                      96 |
|   988 | Ara - Mohania (Pkg-II)                                                                                                       | Bihar   |                      61 |                985 | 16-01-21         | 16-07-23                      | 31-12-24                             |                      96 |
|   989 | 4L of Bal. works of Patna - Gaya -Dobhi (Pkg-II) from km. 39.00 to km. 83.00 of Old NH-83                                    | Bihar   |                      44 |               1637 | 09-11-20         | 08-11-22                      | 30-11-24                             |                      97 |
|   990 | 4L of Bal. works of Patna - Gaya -Dobhi (Pkg-III) from km. 83.00 to km. 127.217 of Old NH-83                                 | Bihar   |                      44 |               1077 | 24-11-20         | 23-11-22                      | 31-12-24                             |                      97 |
|   991 | Aunta - Simaria including Ganga Bridge                                                                                       | Bihar   |                       8 |               1309 | 30-08-18         | 29-10-24                      | 31-03-25                             |                      82 |
|   992 | Bakhtiyarpur (Km 153.300) to Mokama (Km 197.900)                                                                             | Bihar   |                      45 |               1183 | 14-06-17         | 10-12-19                      | 31-12-24                             |                      93 |
|   993 | Maheshkunt -Saharsa-Purnea Pkg II                                                                                            | Bihar   |                      88 |               1028 | 13-12-18         | 30-09-24                      | 31-03-25                             |                      73 |
|   994 | Maheshkunt-Saharsa-Purnea (Pkg I) km 0.00 to km. 90.00 of NH-107                                                             | Bihar   |                      90 |                662 | 20-12-19         | 19-12-21                      | 31-03-25                             |                      75 |
|   995 | Chhapra - Hajipur from km. 143.200 to km.                                                                                    | Bihar   |                      67 |               2128 | 27-01-11         | 24-07-13                      | 30-04-25                             |                      84 |

| SN.   | Project Name                                                                                                | State        | Total Length (in km.)   | TPC/TCC (in cr.)   | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   | Physical Progress (%)   |
|-------|-------------------------------------------------------------------------------------------------------------|--------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|       | 209.200                                                                                                     |              |                         |                    |                  |                               |                                      |                         |
| 996   | Six Laning of Varanasi to Aurangabad from km. 786.00 to km. 978.40 of Old NH-2                              | Bihar        | 192                     | 2280               | 12-09-11         | 25-06-24                      | 30-09-24                             | 85                      |
| 997   | 2L PS of Majhauli to Charout section from km. 0.00 to km. 63.655                                            | Bihar        | 64                      | 638                | 05-11-19         | 04-11-21                      | 31-12-24                             | 86                      |
| 998   | Umagaon-Saharsa (Package-IV) Koshi Bridge & approach Road - (Bheja-Bakaur)                                  | Bihar        | 13                      | 1200               | 12-02-20         | 11-08-23                      | 30-06-25                             | 62                      |
| 999   | 4L of Urga - Pathalgaon from Km. 70.200 to km. 157.745 of NH-130A                                           | Chhattisgarh | 88                      | 2261               | 10-02-24         | 08-08-26                      | 08-08-26                             | 7                       |
| 1000  | Development of 6L of Basanwahi - Marangpuri Section from km 99.500 to km 124.661 of NH-130-CD               | Chhattisgarh | 25                      | 1307               | 16-10-23         | 15-10-25                      | 30-09-26                             | 7                       |
| 1001  | Durg-Raipur-Arang Package - 2 from km. 44.50 to km. 92.23 (near Khatti Village to near Aurang)              | Chhattisgarh | 48                      | 1216               | 01-06-23         | 28-05-25                      | 30-04-26                             | 22                      |
| 1002  | Durg-Raipur Bypass Section (Package - 1) from km. 0.00 to km. 44.50 (near Tendesara to near Khatti Village) | Chhattisgarh | 45                      | 1073               | 21-07-23         | 20-07-25                      | 31-03-26                             | 9                       |
| 1003  | Development of 6L Sargi - Basanwahi Section from km 42.800 to km 99.500 of NH-130CD (Pkg-CG-2)              | Chhattisgarh | 57                      | 1471               | 09-01-23         | 08-01-25                      | 30-09-25                             | 50                      |
| 1004  | Development of 6L of Jhanki - Sargi Section Road from km 0.000 to km 42.800 of NH- 130CD (Pkg-CG-1)         | Chhattisgarh | 43                      | 1396               | 29-09-22         | 28-09-24                      | 30-06-25                             | 70                      |
| 1005  | 4L of Bilaspur to Urga (km 0.00 to 70.2) of NH-130A                                                         | Chhattisgarh | 70                      | 1851               | 25-03-22         | 25-09-25                      | 30-09-25                             | 66                      |
| 1006  | Akshardham - DL/UP Border (Pkg-01)                                                                          | Delhi        | 15                      | 1479               | 27-06-22         | 23-12-24                      | 23-12-24                             | 95                      |
| 1007  | 6L Access Controlled Highway from DND Maharani Bagh - Jn. with Jaitpur - Pushta                             | Delhi        | 9                       | 1467               | 11-01-22         | 08-07-24                      | 31-07-24                             | 78                      |

| SN.   | Project Name                                                                                                                    | State   | Total Length (in km.)   | TPC/TCC (in cr.)   | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   | Physical Progress (%)   |
|-------|---------------------------------------------------------------------------------------------------------------------------------|---------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|       | Road of NH-148NA from km. 0.00 to km. 9.00 in NCR                                                                               |         |                         |                    |                  |                               |                                      |                         |
| 1008  | Development of 6L UER II [Package - II] (Karala Kanjhawala Road till Nangloi - Najafgarh Road) from km. 15.00 to km.28.45       | Delhi   | 13                      | 1833               | 28-10-21         | 27-10-23                      | 31-08-24                             | 80                      |
| 1009  | Development of 6L UER II [Package - I] (NH- 1 Near Bakoli till Karala Kanjhawala Road) from km. 0.70 to km.15.00                | Delhi   | 16                      | 2090               | 28-10-21         | 27-10-23                      | 30-09-24                             | 99                      |
| 1010  | Dwarka Expressway from Km -0.600 to Km 5.300 - Pkg-I (Shivmurti Chowk-RuB near Dwarka Sector 21)                                | Delhi   | 6                       | 2145               | 24-09-20         | 03-05-23                      | 30-09-24                             | 83                      |
| 1011  | Vadodara Mumbai Expressway (Karvad - Jujuwa) from Km. 128.000 to Km. 154.600 (Phase-I Package-IX)                               | Gujarat | 27                      | 2594               | 13-04-24         | 13-10-25                      |                                      | 0                       |
| 1012  | 6L with PS of Samakhiyali to Santalpur section from km. 339.700 to Km. 430.100 of NH-27                                         | Gujarat | 91                      | 1554               | 28-12-23         | 27-12-25                      | 27-12-25                             | 3                       |
| 1013  | Widening to 6L of Existing 4L Jetpur - Gondal - Rajkot Section from Km. 117.600 to Km. 185.00 on NH-27                          | Gujarat | 67                      | 2070               | 27-09-23         | 26-09-25                      | 25-09-25                             | 9                       |
| 1014  | 4L PS Divided Carriageway from Patan (Near Rajpur) to Gojariya From Km 52.000 to Km 128.940 of NH-68                            | Gujarat | 77                      | 1181               | 09-03-23         | 08-03-25                      | 07-03-25                             | 44                      |
| 1015  | Upgradation to 4L PS from Bhimasar, Junction of NH-41 to Anjar- Bhuj upto Airport Junction from Km 0.000 to Km 65.478 of NH-341 | Gujarat | 60                      | 1373               | 02-01-23         | 29-06-25                      | 29-06-25                             | 58                      |
| 1016  | Delhi-Vadodara Greenfield Alignment (NH- 148N) (Pkg-26) (Ch.696+890 to Ch.726+390)                                              | Gujarat | 33                      | 1971               | 01-12-22         | 31-08-24                      | 31-03-25                             | 46                      |

|   SN. | Project Name                                                                                                                               | State   |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|--------------------------------------------------------------------------------------------------------------------------------------------|---------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|  1017 | 4L Kodinar - Veraval (Package VI) from km. 222.400 to km. 230.00 (Kodinar Bypass) of NH-8E (NH 51 new)                                     | Gujarat |                       8 |                163 | 22-04-22         | 20-09-23                      | 31-07-24                             |                      95 |
|  1018 | Vadodara Mumbai Expressway (Talsari to Karvad) (Phase IB - Pkg X) [Km 103.400 to Km 128.000]                                               | Gujarat |                      25 |               1910 | 22-03-22         | 21-03-24                      | 30-09-25                             |                      21 |
|  1019 | Delhi-Vadodara Greenfield Alignment (NH- 148N) (Pkg-27) (Ch.729.700 to Ch.756.052)                                                         | Gujarat |                      26 |               1372 | 14-02-22         | 14-02-24                      | 15-08-24                             |                      78 |
|  1020 | Ahmedabad - Dholera (Pkg I) from km. 0.00 to km. 22.00) [Sardar Patel Ring Road - Sindhrej Village]                                        | Gujarat |                      22 |               1298 | 11-01-22         | 10-01-24                      | 31-08-24                             |                      77 |
|  1021 | Ahmedabad - Dholera (Pkg II) from km. 22.00 to km. 48.52) [Sindhrej Village - Vejallka Village]                                            | Gujarat |                      27 |               1415 | 21-01-22         | 21-01-24                      | 31-10-24                             |                      71 |
|  1022 | Ahmedabad - Dholera (Pkg IV) from km. 71.06 to km. 109.019) [Start of DSIR zone - Adhelai Village]                                         | Gujarat |                      38 |               1182 | 13-12-21         | 13-12-23                      | 31-08-24                             |                      79 |
|  1023 | Vadodara Mumbai Expressway (Ena -Kim) (Phase IB - Pkg VI) [Km 217.500 to Km 254.430]                                                       | Gujarat |                      37 |               2272 | 11-12-21         | 10-12-23                      | 30-10-24                             |                      85 |
|  1024 | Vadodara Mumbai Expressway (Gandeva to Ena) (Phase IB - Pkg VII) [Km 190.00 to Km 217.500]                                                 | Gujarat |                      28 |               1710 | 09-11-21         | 08-12-23                      | 15-11-24                             |                      76 |
|  1025 | Delhi-Vadodara Greenfield Alignment (NH- 148N) (Pkg-28) (Ch.756+052 to Ch.781+282)                                                         | Gujarat |                      25 |               1339 | 16-11-21         | 15-11-23                      | 15-09-24                             |                      84 |
|  1026 | Delhi-Vadodara Greenfield Alignment (NH- 148N) (Pkg-30) (Ch 803+420 to Ch.824+920) [Baletiya Village - Junction near Pratap Nagar Village] | Gujarat |                      22 |               1185 | 08-09-21         | 07-09-23                      | 15-10-24                             |                      86 |

|   SN. | Project Name                                                                                                                                             | State   |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|----------------------------------------------------------------------------------------------------------------------------------------------------------|---------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|  1027 | Ahmedabad - Dholera (Pkg III) from km. 48.52 to km. 71.06) [Vejallka Village - Start of DSIR zone]                                                       | Gujarat |                      23 |               1034 | 20-07-21         | 19-07-23                      | 31-08-24                             |                      82 |
|  1028 | 4L of Bal Works of Talaja - Mahuva from 54.990 km. to 100.450 km. of Old NH-8E (Package-II)                                                              | Gujarat |                      45 |                698 | 24-03-21         | 24-09-22                      | 31-08-24                             |                      97 |
|  1029 | 4L of Bal Works of Mahuva to Kagvadar from 100.450 Km. to 140.470 Km. of NH-8E (Pkg- III)                                                                | Gujarat |                      40 |                603 | 24-03-21         | 23-09-22                      | 31-08-24                             |                      97 |
|  1030 | Delhi-Vadodara Greenfield Alignment (NH- 148N) (Pkg-31) (Ch.824+920 to Ch.844+382) [Junction near Pratap nagar Village - Junction near Dodka Village]    | Gujarat |                      19 |               1548 | 18-05-21         | 18-05-23                      | 31-10-24                             |                      96 |
|  1031 | 6L of Shamla ji to Motachilodha from km.401.200 to km. 494.410 of Old NH-8 (Pkg-VI)                                                                      | Gujarat |                      93 |               1216 | 02-01-19         | 01-01-21                      | 30-06-25                             |                      84 |
|  1032 | Kodinar - Veraval (Package VI) from km. 221.610 to km. 263.00 of NH-8E & km. 120.900 to km. 121.150 of NH-8D                                             | Gujarat |                      41 |                894 | 01-02-18         | 30-07-20                      | 31-10-24                             |                      86 |
|  1033 | Vadodara Mumbai Expressway (Kim to Ankleshwar) (Phase IA - Pkg V)                                                                                        | Gujarat |                      25 |               1325 | 01-11-19         | 31-10-21                      | 23-04-25                             |                      62 |
|  1034 | 4L Bhiwani-Hansi road section of NH-148B                                                                                                                 | Haryana |                      43 |               1330 | 17-12-23         | 17-12-25                      | 16-12-25                             |                      31 |
|  1035 | 4L Ismailabad to Ambala Section of NH-152 (Lot-4/Package-1)                                                                                              | Haryana |                      43 |                609 | 07-12-23         | 06-12-25                      | 06-12-25                             |                      11 |
|  1036 | 4L PS of Ambala Ring Road of New NH-44                                                                                                                   | Haryana |                      23 |               1093 | 11-10-23         | 10-10-25                      | 09-10-25                             |                      22 |
|  1037 | Karnal ring road (Lot-4/Pkg-1)                                                                                                                           | Haryana |                      35 |               1741 | 31-08-23         | 30-08-25                      | 30-08-25                             |                      36 |
|  1038 | Construction of Greenfield Connectivity to Jewar International Airport from DND- Faridabad-Ballabhgarh Bypass KMP Link - Spur to Delhi Mumbai Expressway | Haryana |                      31 |               2921 | 22-06-23         | 21-06-25                      | 20-06-25                             |                      17 |

|   SN. | Project Name                                                                                                                                                                                                                           | State   |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|  1039 | 6L access Controlled Greenfield Highway from Ranipur Barsi to Adhoya Musalmana section of Shamli -Ambala (Package-II) (Design Ch. Form km 45.500 to km 84.400)                                                                         | Haryana |                      39 |               1554 | 17-05-23         | 16-05-25                      | 31-07-25                             |                      33 |
|  1040 | 4L Ambala - Kalaamb from Km. -0.800 to Km. 33.015 of old NH-72                                                                                                                                                                         | Haryana |                      34 |               1184 | 08-06-23         | 08-06-25                      | 08-06-25                             |                      64 |
|  1041 | 4L (Greenfield) Jalbhera - Shahbad section from km. 0.000 to km. 22.850 of NH-152G                                                                                                                                                     | Haryana |                      23 |                927 | 02-06-23         | 31-05-25                      | 31-05-25                             |                      45 |
|  1042 | 6L access Controlled Greenfield Highway from Adhoya Musalmana to Sadopur section of Shamli -Ambala (Package-III) (Design Ch. Form km 84.400 to km 121.786)                                                                             | Haryana |                      37 |               1492 | 03-05-23         | 02-05-25                      | 31-12-25                             |                      32 |
|  1043 | Jagadhari - Tajewala from Km (-)0.175 to 32.337 km of NH-344                                                                                                                                                                           | Haryana |                      33 |               1270 | 07-02-23         | 06-02-25                      | 30-09-25                             |                      30 |
|  1044 | Construction of New Interchange from Km. 126.990 to 125.057 at Junction of Eastern Peripheral Expressway and Palwal-Aligarh Road-SH22A of NE-2                                                                                         | Haryana |                       2 |                 88 | 05-12-22         | 25-06-24                      | 07-07-24                             |                      93 |
|  1045 | Delhi-Amritsar-Katra Expressway (Phase-I Pkg-V) from Junction with Ambala-Kaithal- Hissar road (NH-152) near Kharak Pandwa village to Junction with Patiala-Samana- Patran road (SH-10) near Ghagga village (Km 120+250 to Km 157+920) | Haryana |                      38 |               1742 | 23-05-22         | 22-05-24                      | 31-03-25                             |                      67 |
|  1046 | Delhi-Amritsar-Katra Expressway (Phase-I Pkg-II) from Junction with Rohtak-Panipat road (NH-709) near Rukhi Paani village to Junction with Jind-Panipat road (NH-352A) near Gangana village (Km 34+000 to Km 60+800)                   | Haryana |                      27 |               1534 | 14-01-22         | 13-01-24                      | 31-08-24                             |                      86 |

|   SN. | Project Name                                                                                                                                                                                                                | State   |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|  1047 | Delhi-Amritsar-Katra Expressway (Phase-I Pkg-I) from Jussur Kheri on NH-KMP Expressway to Junction with Rohtak- Panipat road (NH-709) near Rukhi Paani village (Km 0+000 to Km 34+000)                                      | Haryana |                      34 |               1866 | 27-12-21         | 26-12-23                      | 31-08-24                             |                      90 |
|  1048 | Delhi-Amritsar-Katra Expressway (Phase-I Pkg-IV) from Junction with Jind-Karnal road (NH-709A) near Alewa village to Junction with Ambala-Kaithal-Hissar road (NH-152) near Kharak Pandwa village (Km 91+400 to Km 120+250) | Haryana |                      29 |               1307 | 14-12-21         | 28-03-24                      | 31-08-24                             |                      88 |
|  1049 | Development of 4L UER II [Package - IV] (Spur to Sonipat Bypass) from km. 0.00 to km.29.60                                                                                                                                  | Haryana |                      30 |               1758 | 26-11-21         | 05-04-24                      | 31-07-24                             |                      99 |
|  1050 | 4/6L of Gurgaon - Pataudi - Rewari from km. 0.00 to km.43.87 of NH-352W                                                                                                                                                     | Haryana |                      46 |               1524 | 24-11-21         | 03-11-23                      | 31-10-24                             |                      55 |
|  1051 | 6L Access Controlled Highway from Jn. with Jaitpur - Pushta Road to Jn. with Sector 62/65 dividing road on Faridabad - Ballabhgarh Bypass of NH-148NA from km. 9.00 to km. 33.00 including Spur upto Badarpur Border        | Haryana |                      25 |               1328 | 10-08-21         | 03-05-24                      | 03-09-24                             |                      93 |
|  1052 | Four Laning of Rohtak Jind Section from Km 307.000 to Km 347.800 of NH71 and connecting link from Km 347.800 of NH71 to Km 9.400 of NH71A (balance work) (left out in NHDP)                                                 | Haryana |                      49 |                880 | 17-08-20         | 17-02-22                      | 30-11-24                             |                      87 |
|  1053 | Gohana - Sonipat (PKG-2)                                                                                                                                                                                                    | Haryana |                      38 |               1275 | 24-07-20         | 24-07-22                      | 31-10-24                             |                      91 |
|  1054 | 4L of Jind-Gohana road (Package-1) from km. 0.00 to km. 40.601 of NH-352 A under NH(O)                                                                                                                                      | Haryana |                      41 |                994 | 23-07-20         | 23-07-22                      | 31-10-24                             |                      94 |

|   SN. | Project Name                                                                                                                                                                                                                          | State            |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|  1055 | Rehabilitation and Up-gradation to 4L configuration & Strengthening of Thanpuri to Paror section from Km 85.135 to Km 100.840 of NH-154 (Pkg-IIC)                                                                                     | Himachal Pradesh |                      16 |                850 | 05-03-24         | 04-12-25                      | 05-12-25                             |                       0 |
|  1056 | 4L of Shakral Village to Dhalli Section from Km 146.300 to Km 156.560 (Shimla Bypass - Pkg II) and Shimla connectivity from Km 0.000 to Km 0.725 of NH-5                                                                              | Himachal Pradesh |                      11 |               2000 | 04-03-24         | 03-03-27                      | 03-03-27                             |                       7 |
|  1057 | 2L PS of Hamirpur Bypass from Km 121.175 to Km.138.295 of NH-103&3                                                                                                                                                                    | Himachal Pradesh |                      17 |                739 | 30-10-23         | 28-10-25                      | 28-10-25                             |                      34 |
|  1058 | Rehabilitation and Upgradation to 4L configuration & Strengthening of Sihuni to Rajol from Km 51.000 to Km 72.000 of NH- 154 (Package-IIA)                                                                                            | Himachal Pradesh |                      18 |               1254 | 27-09-23         | 26-09-25                      | 26-09-25                             |                      28 |
|  1059 | 4L of Kathlighat to Shakral Village from Km 128.835 to Km 146.300 of NH- 5 (Shimla Bypass - Pkg I)                                                                                                                                    | Himachal Pradesh |                      17 |               1565 | 20-04-23         | 21-04-26                      | 21-04-26                             |                      20 |
|  1060 | Rehabilitation and Up-gradation of existing road to 2L PS from End of Hamirpur Bypass (near Chilbahal) to Bhangbar section from Km. 138.295 to Km.175.270 of NH-88 (Pkg- IV)                                                          | Himachal Pradesh |                      37 |               1146 | 28-04-23         | 27-04-25                      | 30-06-25                             |                      40 |
|  1061 | 4L of Bhangbar (Near Ranital) to Kangra Bypass Section of Old NH-88 (New NH- 303,503) up to Intersection with NH-154 from Km 175.270 to Km 193.400 (Pkg-VB)                                                                           | Himachal Pradesh |                      18 |               1323 | 29-12-22         | 27-12-24                      | 30-06-25                             |                      69 |
|  1062 | Conversion of Partially Excavated Escape Tunnel to Uni-Directional 2L Tunnel(including construction of cross passages and approach roads on either side of the tunnel) from Km 12.732 to Km 14.568 of Kiratpur to Nerchowk Section of | Himachal Pradesh |                       2 |                444 | 15-09-22         | 15-03-24                      | 31-03-25                             |                      93 |

| SN.   | Project Name                                                                                                                                                                                           | State             | Total Length (in km.)   | TPC/TCC (in cr.)   | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   | Physical Progress (%)   |
|-------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|       | NH-21                                                                                                                                                                                                  |                   |                         |                    |                  |                               |                                      |                         |
| 1063  | 4L ofMo - Sihuni from km. 42.00 to km. 51.00 of Old NH-20 (new NH-154) (Package- IB)                                                                                                                   | Himachal Pradesh  | 8                       | 584                | 10-06-22         | 09-06-24                      | 09-09-24                             | 96                      |
| 1064  | 4L of HP/Punjab Border -Mo from km. 11.00 to km. 42.00 of Old NH-20 (New NH- 154) (Package-IA)                                                                                                         | Himachal Pradesh  | 29                      | 1002               | 18-05-22         | 17-05-24                      | 31-12-25                             | 41                      |
| 1065  | 4L of End of Pinjore Bypass - Baddi - Nalagarh section (km. 4.200 to km. 35.370) of NH-21A                                                                                                             | Himachal Pradesh  | 31                      | 1692               | 05-04-22         | 30-09-24                      | 31-10-25                             | 29                      |
| 1066  | Solan - Kaithlighat Section of NH-22 Now NH-5 from Km. 106.139 to Km.129.05                                                                                                                            | Himachal Pradesh  | 23                      | 882                | 09-11-18         | 06-05-21                      | 15-10-24                             | 84                      |
| 1067  | Nerchowk (km 190.000) to Pandoh including Pandoh bypass ( km221.305)                                                                                                                                   | Himachal Pradesh  | 26                      | 1464               | 14-01-18         | 11-07-20                      | 31-03-25                             | 87                      |
| 1068  | 2L NH-1 from km 8.660 to km 33.775 (Sumbal to Wayul) to 4L dual carriageway NH standard as part of Srinagar Ring Road Phase-II [Design Ch. 41.907 to Ch. 66.609]                                       | Jammu and Kashmir | 25                      | 961                | 26-12-23         | 25-06-26                      | 25-06-26                             | 0                       |
| 1069  | Delhi Amritsar Katra Expressway (Phase-II Pkg XVIII) Development and Upgradation of Four lane Access Control Expressway from Design Chainage KM530.00 to KM 545.300 (Sidhra to Domel Section of NH-44) | Jammu and Kashmir | 15                      | 1107               | 21-11-23         | 19-11-25                      | 19-11-25                             | 6                       |
| 1070  | 4/6L Access Control Expressway from Design Chainage Km 515.000 to 528.300 (Kunjwani to Sidhra Section of NH-44) and from Design Chainage Km 550.900 to Km                                              | Jammu and Kashmir | 29                      | 2570               | 15-06-23         | 13-06-25                      | 31-08-25                             | 14                      |

| SN.   | Project Name                                                                                                                                                                                                 | State             | Total Length (in km.)   | TPC/TCC (in cr.)   | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   | Physical Progress (%)   |
|-------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|       | 566.520 (Domel to Katra Section) (Phase II- Package XVII)                                                                                                                                                    |                   |                         |                    |                  |                               |                                      |                         |
| 1071  | Construction of twin tube tunnels on Jammu Kashmir Ring Road (NH-244A) Between Design Ch. 50+600 to 51+700 and design Ch. 53+535 to 55+700 on EPC mode under residual NHDP component of Bharatmala Pariyojna | Jammu and Kashmir | 3                       | 243                | 08-06-23         | 07-06-25                      | 07-06-25                             | 31                      |
| 1072  | Corridor Efficiency Improvement including removal of black spots in Lakhanpur - Samba section of NH-44 from Chainage Km. 16.300 to Km. 74.100                                                                | Jammu and Kashmir | 28                      | 856                | 19-12-22         | 11-06-24                      | 30-06-25                             | 38                      |
| 1073  | Delhi-Amritsar-Katra Expressway (Phase-II Pkg-XVI) Existing Jakh (Vijaypur)-Kunjwani section of NH-44 including spur Connectivity to Jammu Airport ( NH-144A) [Km 503+500 to km 514+500]                     | Jammu and Kashmir | 21                      | 1822               | 27-09-22         | 26-09-24                      | 25-09-25                             | 52                      |
| 1074  | Delhi-Amritsar-Katra Expressway (Phase-II Pkg-XIV) from Junction with Pathankot- Gurdaspur road (NH-54) near Balsua to Junction with Hiranagar Road near village Gurha Baildaran (km 423+500 to km 468+100)  | Jammu and Kashmir | 45                      | 3044               | 26-09-22         | 25-09-24                      | 31-07-25                             | 42                      |
| 1075  | Delhi-Amritsar-Katra Expressway (Phase-II Pkg-XV) [Junction with Hiranagar Road near village Gurha Baildaran to Junction with Jammu Ring Road (NH-244A) near Jakh village from Km 468+100 to Km 503+250]     | Jammu and Kashmir | 35                      | 2715               | 26-09-22         | 25-09-24                      | 31-07-25                             | 61                      |

|   SN. | Project Name                                                                                                                                                                                                                                         | State             |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|  1076 | 4L of twin tube tunnel configuration including approaches from Marog to Digdol (from Km.154.210 to Km.158.650 (North Bound) and from Km.155.940 to Km.160.260 (South Bound)) of Ramban to Banihal (Pkg-I) of Old NH-1A (New NH-44)                   | Jammu and Kashmir |                       4 |               1912 | 12-08-22         | 15-10-25                      | 30-06-26                             |                       4 |
|  1077 | Construction of Tunnels/Viaducts at identified sliding/slip zones at Km 130.550 to Km.130.750; Km. 131.170 to Km. 131.763; Km. 132.560 to Km. 133.168; Km. 133.590 to Km. 133.743 and Km. 147.877 to Km. 148.715 of Udhampur-Ramban section of NH-44 | Jammu and Kashmir |                       2 |                442 | 05-04-22         | 07-07-24                      | 30-06-25                             |                      44 |
|  1078 | 4L of Km.165.092 to Km.171.855 (North Bound) and from Km.166.895 to Km.173.638 (South Bound), excl. certain reaches of North Bound and South Bound of Ramban to Banihal (Pkg-III) of Old NH-1A (New NH-44)                                           | Jammu and Kashmir |                       6 |                614 | 04-02-22         | 03-08-24                      | 30-06-25                             |                      27 |
|  1079 | 4L twin tube tunnel including approaches from Digdol to Khuni Nallah (North Bound connecting with existing major bridge on NB) and South Bound connecting with Tunnel T4 ,Single tube tunnel of Ramban to Banihal (Pkg-II) of Old NH-1A (New NH-44)  | Jammu and Kashmir |                       3 |               1402 | 01-02-22         | 07-06-24                      | 30-06-25                             |                      46 |
|  1080 | 4L Ring road/bypass around Srinagar city from km 0.000 to km 42.100 (Phase-I)                                                                                                                                                                        | Jammu and Kashmir |                      42 |               2920 | 06-08-21         | 02-02-24                      | 30-06-25                             |                      53 |
|  1081 | Banihal Bypass (Delinked from Srinagar - Banihal) from km. 187.00 to km. 189.350                                                                                                                                                                     | Jammu and Kashmir |                       2 |                336 | 05-01-21         | 14-07-24                      | 31-12-24                             |                      71 |
|  1082 | 4L of Basukinath- Deoghar Section of NH- 114A                                                                                                                                                                                                        | Jharkhand         |                      45 |               1195 | 12-12-23         | 11-12-25                      | 11-12-25                             |                      14 |

|   SN. | Project Name                                                                                                                     | State     |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|----------------------------------------------------------------------------------------------------------------------------------|-----------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|  1083 | 4L from Km 147.450 (Bhogu) to Km 196.870 (Sankha) on NH-75 (Sec-III)                                                             | Jharkhand |                      49 |               1170 | 09-11-23         | 08-11-25                      | 08-11-25                             |                      48 |
|  1084 | 4L from Km 219.600 (Khajuri) to Km 260.483 (Wyndhamganj) on NH-75 (Sec-V)                                                        | Jharkhand |                      41 |                917 | 15-09-23         | 14-09-25                      | 15-09-25                             |                      43 |
|  1085 | 4L of Gola-Bokaro(Jaina More) section from Km 53.600 to Km 21.110 of NH-320(PKG-1)                                               | Jharkhand |                      32 |               1008 | 26-06-23         | 25-06-25                      | 25-06-25                             |                      20 |
|  1086 | 4L of Ormanjhi-Gola section from Km 81.450 to Km 53.600 of NH- 320B(PKG-II)                                                      | Jharkhand |                      28 |               1215 | 21-06-23         | 20-06-25                      | 31-12-25                             |                      32 |
|  1087 | 4L of Mehgama - Hansdiha from km. 41.900 to km. 93.000 of NH -133A (Pkg-II)                                                      | Jharkhand |                      52 |               1480 | 09-05-23         | 07-05-25                      | 07-05-25                             |                      50 |
|  1088 | Elevated Corridor in Ranchi city from Km 0.00 to Km 3.260 of NH-75 including down ramp on NH-23 from Km 0.100 to Km 0.600        | Jharkhand |                       4 |                558 | 07-07-22         | 04-01-25                      | 07-01-25                             |                      60 |
|  1089 | Hariharganj to Parwa Mode section from km 23.284 to km 57.049 of NH-98                                                           | Jharkhand |                      34 |                724 | 01-03-22         | 29-02-24                      | 31-12-24                             |                      83 |
|  1090 | 4L of Palma to Gumla from km. 26.00 to km. 89.170 of NH-23                                                                       | Jharkhand |                      63 |                833 | 01-04-22         | 31-03-24                      | 31-12-24                             |                      78 |
|  1091 | 4L of NH-80 from km 215.00 to km 260.00 Mirza Chauki to Farkka (Pkg-I)                                                           | Jharkhand |                      43 |                955 | 31-12-21         | 04-07-23                      | 30-04-25                             |                      51 |
|  1092 | 4L of Sahibganj - Manihari Ganga Bridge including Manihari Bypass                                                                | Jharkhand |                      22 |               1955 | 01-11-20         | 31-10-24                      | 31-12-26                             |                      67 |
|  1093 | Six Laning of Bihar - Jharkhand Border (Chordaha) - Gorhar section of NH-2 from km 249.525 to km 320.810                         | Jharkhand |                      60 |               1773 | 03-06-19         | 26-11-21                      | 30-06-25                             |                      68 |
|  1094 | Barhi-Koderma Section of NH31 km 0.00 - km 27.5                                                                                  | Jharkhand |                      28 |                662 | 18-11-19         | 03-08-24                      | 30-08-24                             |                      93 |
|  1095 | 4L of Left-Over Works of Hospet-Bellary - Karnataka/AP border from Km.280.080 (Dec.Ch.) to Km.375+450(Des.Ch.) of NH-63 (New-67) | Karnataka |                      95 |               1340 | 16-05-23         | 05-03-25                      | 05-02-25                             |                      39 |

|   SN. | Project Name                                                                                                                                            | State     |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|---------------------------------------------------------------------------------------------------------------------------------------------------------|-----------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|  1096 | Bangalore Ring Road (STRR)-NH-948A- Package-I of Phase-III from Belagondapalli (TN) to TN/KNT border from km 144.480 to 179.969                         | Karnataka |                      36 |               1261 | 18-05-23         | 16-05-25                      | 16-05-25                             |                      36 |
|  1097 | 6L of MH/KN Border (Nimbal Village) to KN/TS Border (Singnodi Village) from Km. 97.000 to Km. 162.500 in Yadgir of NH-150C (Pkg-III)                    | Karnataka |                      66 |               2440 | 24-04-23         | 22-10-25                      | 22-10-25                             |                      36 |
|  1098 | 4/6L of Bangalore - Pune Section of bypass connecting Dharwad - Hubli from km. 403.80 to km. 433.20                                                     | Karnataka |                      30 |               1135 | 25-03-23         | 21-09-25                      | 21-09-25                             |                      43 |
|  1099 | Bangalore/TN border to Hoskote                                                                                                                          | Karnataka |                      21 |               1241 | 15-02-23         | 14-02-25                      | 14-02-25                             |                      42 |
|  1100 | 6L of MH/KN Border (Nimbal Village) to KN/TS Border (Singnodi Village) from Km. 162.5 to Km. 203.100 in Raichur of NH- 150C (Pkg-IV)                    | Karnataka |                      41 |               1733 | 13-11-22         | 13-05-25                      | 13-05-25                             |                      93 |
|  1101 | 6L of MH/KN Border (Nimbal Village) to KN/TS Border (Singnodi Village) from Km. 26.000 to Km. 97.000 in Gulbarga of NH- 150C (Pkg-II)                   | Karnataka |                      71 |               2718 | 28-12-22         | 27-06-25                      | 27-06-25                             |                      29 |
|  1102 | Balance work of 2L PS from Km 30.800 to Km 70.800 and 2L with Rigid Carriageway from Km 70.800 to km 84.120 of Khanapur- KA/GOA Border section of NH-4A | Karnataka |                      54 |                227 | 18-11-22         | 03-07-24                      | 31-07-25                             |                      50 |
|  1103 | 6L from Sankeshwar Bypass to MH-KNT Border from Km. 555.017 to Km. 592.853 of NH-48 (Pkg-II)                                                            | Karnataka |                      38 |               1389 | 25-10-22         | 25-04-25                      | 25-04-25                             |                      42 |
|  1104 | 6L from Belgaum to Sankeshwar Bypass from Km. 515.000 to Km. 555.017 of NH-48 (Pkg-I)                                                                   | Karnataka |                      40 |               1479 | 25-10-22         | 25-04-25                      | 24-04-25                             |                      54 |

|   SN. | Project Name                                                                                                                                                                                                         | State     |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|  1105 | 4L of Sannur to Bikarnakatte section from Km 691.350 to Km 736.362 of NH-169 Karkala - Mangalore (Package-III)                                                                                                       | Karnataka |                      45 |               1410 | 10-10-22         | 08-10-24                      | 15-06-25                             |                      41 |
|  1106 | Tumkur - Nelamangala (6L)                                                                                                                                                                                            | Karnataka |                      45 |               2032 | 25-08-22         | 24-08-25                      | 31-12-25                             |                      41 |
|  1107 | Yekkambi-Haveri                                                                                                                                                                                                      | Karnataka |                      75 |                295 | 08-03-22         | 07-03-24                      | 18-01-25                             |                      13 |
|  1108 | 4L of Bettadahalli- Shivamogga section from Km.170.415 to km. 226.750 of NH-206 (Tumkur- Shivamogga Pkg-IV)                                                                                                          | Karnataka |                      56 |               1332 | 20-10-21         | 19-10-23                      | 31-03-25                             |                      64 |
|  1109 | 4L of Addahole (Near Gundya) to Bantwal Cross section (Pkg-02) from Design Km 270.270 to Design km 318.55 including flyover at Kalladka Town including approaches from Km. 311.57 to Km. 313.67 of NH-75 (Old NH-48) | Karnataka |                      48 |               1660 | 23-11-21         | 22-11-23                      | 31-03-25                             |                      62 |
|  1110 | 4L of Addahole (Near Gundya) to Bantwal Cross section (Pkg-01) from Design Km 255.703 to Design Km 270.270 of NH-75 (Old NH-48)                                                                                      | Karnataka |                      15 |                544 | 01-10-21         | 30-09-23                      | 30-09-24                             |                      94 |
|  1111 | 6L Bridge on Palguni River near Kulur at Km. 368.849 (From km 368.356 to km 369.132) of NH-66                                                                                                                        | Karnataka |                       1 |                 69 | 12-04-21         | 11-10-22                      | 31-03-25                             |                      41 |
|  1112 | Challakere to Hariyur section from km 358.500 to km 414.205 of NH-150 A                                                                                                                                              | Karnataka |                      56 |               1168 | 25-01-21         | 24-01-23                      | 31-03-25                             |                      85 |
|  1113 | 4L of Channarayapatna Bypass and Hassan Bypass with structures in Devihalli - Hassan section                                                                                                                         | Karnataka |                      39 |                688 | 18-01-21         | 18-01-23                      | 31-05-25                             |                      75 |
|  1114 | Belakeri Port to Kumta - Sirsi road from km 0.00 - km 4.265 of Belekeri Port Road Link Rd. and km 4.965 - km 60.00 of SH-69                                                                                          | Karnataka |                      59 |                440 | 07-12-20         | 07-12-22                      | 30-06-25                             |                      64 |
|  1115 | BRT Tiger Reserve Boundary (Km.287.500) to Bangalore Section (Km.458.420) of NH-                                                                                                                                     | Karnataka |                     171 |               2083 | 21-08-17         | 31-03-24                      | 31-08-24                             |                      96 |

| SN.   | Project Name                                                                                                                                                  | State     | Total Length (in km.)   | TPC/TCC (in cr.)   | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   | Physical Progress (%)   |
|-------|---------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|       | 209 in Karnataka                                                                                                                                              |           |                         |                    |                  |                               |                                      |                         |
| 1116  | Hassan (km 184.912) to Maranahally (km 230.060) of NH - 75 in Karnataka                                                                                       | Karnataka | 45                      | 1022               | 06-03-17         | 30-05-24                      | 30-06-25                             | 77                      |
| 1117  | Widening/Development of Existing NH-85 from Km 0.000 to Km 124.636 section to 2L/@L+PS section in the state of Kerala on EPC Mode under Bharatmala Pariyojana | Kerala    | 125                     | 1187               | 26-06-23         | 25-06-25                      | 25-06-25                             | 15                      |
| 1118  | Aroor-Thuravoor Thekku                                                                                                                                        | Kerala    | 13                      | 2430               | 01-02-23         | 31-01-26                      | 30-01-26                             | 26                      |
| 1119  | 6L of Kodugallur to Edapppally section from km 397.750 to km 423.780 of NH - 66 (old NH-17)                                                                   | Kerala    | 26                      | 3466               | 25-10-22         | 21-04-25                      | 22-04-25                             | 41                      |
| 1120  | Start of Kollam Bypass - Kadambattukonam                                                                                                                      | Kerala    | 31                      | 2641               | 01-10-22         | 29-03-25                      | 31-03-25                             | 48                      |
| 1121  | 6L of Kappirikkad to Thalikulam section from km 335.85 to km 369.015 of NH - 66 (old NH-17)                                                                   | Kerala    | 33                      | 3606               | 01-09-22         | 26-01-25                      | 31-03-25                             | 47                      |
| 1122  | 6L of Thalikulam to Kodugallur section from km 369.015 to km 397.850 of NH - 66 (old NH-17)                                                                   | Kerala    | 29                      | 2595               | 17-09-22         | 14-02-25                      | 31-03-25                             | 40                      |
| 1123  | Paravoor-Kottankulangara                                                                                                                                      | Kerala    | 38                      | 3274               | 29-08-22         | 23-02-25                      | 30-06-25                             | 38                      |
| 1124  | Kadambattukonam-Kazhakuttom                                                                                                                                   | Kerala    | 30                      | 3636               | 23-07-22         | 18-01-25                      | 11-08-25                             | 35                      |
| 1125  | Kottankulangara- Start of Kollam Bypass                                                                                                                       | Kerala    | 32                      | 2842               | 12-04-22         | 07-10-24                      | 25-12-25                             | 53                      |
| 1126  | Thuravoor Thekku-Paravoor                                                                                                                                     | Kerala    | 38                      | 2879               | 17-03-22         | 12-09-24                      | 31-03-26                             | 25                      |
| 1127  | 6L of Ramanatukkara Junction to start of Valanchery bypass section of NH-66                                                                                   | Kerala    | 40                      | 4265               | 21-01-22         | 19-07-24                      | 31-03-25                             | 74                      |
| 1128  | 6L of Valanchery bypass to Kappirikkad of NH - 66 from km. 298+500 to km 335+850                                                                              | Kerala    | 37                      | 3375               | 21-01-22         | 19-07-24                      | 31-03-25                             | 80                      |
| 1129  | 6L of Taliparamba to Muzhappilangad from Km 134.650 to Km 170.6 of NH-66                                                                                      | Kerala    | 30                      | 2715               | 29-11-21         | 26-05-24                      | 31-08-25                             | 55                      |

|   SN. | Project Name                                                                                                                                                                                                                                                                          | State          |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|  1130 | 6L of Azhiyur-Vengalam from km. 189.200 to km. 230.400 of NH-66                                                                                                                                                                                                                       | Kerala         |                      41 |               3206 | 30-10-21         | 04-07-24                      | 31-05-25                             |                      43 |
|  1131 | Six Laning of KT/KL Border (Thalapaddy) - Chengala from Km. 17.200 to Km. 57.20                                                                                                                                                                                                       | Kerala         |                      39 |               1981 | 18-11-21         | 15-05-24                      | 31-03-25                             |                      73 |
|  1132 | 6L of Perole (Nileshwar town) to Taliparamba from Km 94.248 to Km 134.650 of NH-66                                                                                                                                                                                                    | Kerala         |                      40 |               3042 | 15-10-21         | 11-01-24                      | 31-05-25                             |                      49 |
|  1133 | 6L of Chengala - Neeleshwaram from km. 56.200 to km. 93.468                                                                                                                                                                                                                           | Kerala         |                      37 |               1746 | 15-10-21         | 15-04-24                      | 31-03-25                             |                      55 |
|  1134 | Kozhikode Bypass (Calicut Bypass) Vengalam Jn. to Ramanattukara Jn.                                                                                                                                                                                                                   | Kerala         |                      28 |               1425 | 22-02-21         | 21-02-23                      | 25-12-24                             |                      72 |
|  1135 | Balance works of 4 lane divided carriageway of Missing Link section of NH- 39 (Rewa Bypass) from junction with NH 30 near Bela to Junction with MPRDC ring road near Silpara on SH 9 (design length 13.100 km) on EPC Mode under Bharatmala Pariyojana in the State of Madhya Pradesh | Madhya Pradesh |                      13 |                355 | 24-04-24         | 23-04-26                      | 23-04-26                             |                       0 |
|  1136 | 4L Boregaon Buzurg to Shahpur (Pkg I of Boregaon Buzurg to Muktainagar) of NH 753L                                                                                                                                                                                                    | Madhya Pradesh |                      47 |               1504 | 01-02-24         | 31-01-26                      | 31-01-26                             |                      14 |
|  1137 | 4L Shahpur to Muktainagar from Km. 186.000 to km 216.278 of NH 753L (Pkg II of Boregaon Buzurg to Muktainagar)                                                                                                                                                                        | Madhya Pradesh |                      30 |                784 | 16-03-24         | 14-03-26                      | 15-03-26                             |                       0 |
|  1138 | Indore - Harda (Pkg-II) [Raghavgarh to Nanasa from km. 29.30 to km. 92.30]                                                                                                                                                                                                            | Madhya Pradesh |                      64 |               1082 | 15-03-24         | 14-03-26                      | 14-03-26                             |                       5 |
|  1139 | Outer Ring Road of Jabalpur Town from Manegaon to NH-45 (Pkg-2)                                                                                                                                                                                                                       | Madhya Pradesh |                      21 |                917 | 08-03-24         | 07-03-26                      | 05-03-26                             |                       9 |
|  1140 | Outer Ring Road of Jabalpur Town from NH45 to Kushner (Pkg-3)                                                                                                                                                                                                                         | Madhya Pradesh |                      36 |                911 | 05-03-24         | 04-03-26                      | 04-03-26                             |                       9 |

|   SN. | Project Name                                                                                                                                                                                                                                           | State          |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|  1141 | Outer Ring Road of Jabalpur Town from Kushner to Amjhar Road including Airport Connectivity (Pkg-IV)                                                                                                                                                   | Madhya Pradesh |                      23 |                613 | 06-03-24         | 05-03-26                      | 05-03-26                             |                       3 |
|  1142 | Construction of 26 VUPs, Major Bridge, Service Road etc. on Lalitpur-Sagar- Lakhnadon section of NH-44 (NS)                                                                                                                                            | Madhya Pradesh |                      24 |                666 | 06-03-24         | 05-03-26                      | 05-03-26                             |                       9 |
|  1143 | 4L PS Balaghat- Gondia Section from Km. 0.00 to Km. 41.210 of NH-543                                                                                                                                                                                   | Madhya Pradesh |                      41 |               1091 | 31-01-24         | 30-01-26                      | 31-01-26                             |                      35 |
|  1144 | (i) 4L Vidisha to Hinotiya from km 0.000 to Km 27.000 (Vidisha - Mehulwa-Talbehat Pkg-I) Section of NH- 346 and (ii) 4L Vidisha to Morikori from Km 39.000 to 59.476 section of NH-146                                                                 | Madhya Pradesh |                      47 |               1004 | 22-12-23         | 20-12-25                      | 20-12-25                             |                      10 |
|  1145 | 4L Greenfield Rudhi to Deshgaon (Pkg V of Betul-Khandwa/Deshgaon)                                                                                                                                                                                      | Madhya Pradesh |                      29 |                521 | 06-10-23         | 05-10-25                      | 05-10-25                             |                      10 |
|  1146 | 2L PS of Hinotiya-Mehulwa section of NH- 346 from Km. 27.000 to Km 75.700 (Vidisha - Mehulwa-Talbehat Pkg-II) Section of NH- 346                                                                                                                       | Madhya Pradesh |                      49 |                582 | 13-09-23         | 12-09-25                      | 01-03-26                             |                      19 |
|  1147 | Construction of additional 3 lane with paved shoulder (design length 8.87 km) as realignment of Bakaner ghat (between Indore to Khalaghat Section from existing Km 59+190 to Km 66+120) of NH 52 (Old NH 3) on EPC mode in the State of Madhya Pradesh | Madhya Pradesh |                       9 |                209 | 09-06-23         | 08-12-24                      | 08-12-24                             |                      78 |
|  1148 | Indore - Edlabad (Pkg-II) [Tejajinagar to Balwara]                                                                                                                                                                                                     | Madhya Pradesh |                      33 |               1163 | 16-01-23         | 15-01-25                      | 15-06-25                             |                      65 |
|  1149 | Outer Ring Road of Jabalpur Town from Barela to Manegaon (Pkg-1)                                                                                                                                                                                       | Madhya Pradesh |                      16 |                652 | 07-03-23         | 05-03-25                      | 06-03-25                             |                      44 |

|   SN. | Project Name                                                                                                                                                        | State          |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|  1150 | 4L of Harda - Betul (Pkg-II) from Km. 30.00 to Km.81.00 [Temagaon to Chicholi]                                                                                      | Madhya Pradesh |                      51 |                520 | 21-02-23         | 19-02-25                      | 19-02-25                             |                      83 |
|  1151 | Additional works (2VUPs, MR-10 junction flyover and underpass) in Six lane Indore- Dewas section of NH-52 in the state of Madhya Pradesh on EPC Mode                | Madhya Pradesh |                       4 |                208 | 18-01-23         | 17-07-24                      | 02-05-25                             |                      28 |
|  1152 | Indore - Harda (Pkg-I) [Indore to Raghav Garh from km. 0.25 to km. 26.903]                                                                                          | Madhya Pradesh |                      27 |               1011 | 01-11-22         | 31-10-24                      | 28-04-25                             |                      29 |
|  1153 | Berkhedi to Godpehra on NH-44 (Sagar link road)                                                                                                                     | Madhya Pradesh |                      29 |                525 | 04-11-22         | 03-11-24                      | 03-05-25                             |                      36 |
|  1154 | 4L of Ujjain to Badnawar from km 26.900 to km 96.00 of NH-752D                                                                                                      | Madhya Pradesh |                      69 |               1353 | 10-10-22         | 09-10-24                      | 09-10-24                             |                      83 |
|  1155 | 4L of Suhagadi to Bardiya Amra from Km. 89.200 to Km. 135.351 of NH-148NG (Pkg- III)                                                                                | Madhya Pradesh |                      46 |                823 | 17-10-22         | 18-06-24                      | 16-10-24                             |                      97 |
|  1156 | 4L of Ratapani stretch from Km. 8.300 to Km. 20.680 of Obedullganj - Itarsi secGLYPH(cmap:dbc0)on of NH - 46 (Old NH-69) in the state of Madhya Pradesh on EPC Mode | Madhya Pradesh |                      12 |                418 | 28-09-22         | 29-03-24                      | 25-10-24                             |                      69 |
|  1157 | 4L of Chandesara to Khedakhajuriya from Km. 0.000 to (-) 750 & Km 0.000 to km 41.400 of NH-148NG (Pkg-I)                                                            | Madhya Pradesh |                      42 |                910 | 29-09-22         | 31-05-24                      | 26-12-24                             |                      67 |
|  1158 | 6L flyover at Rau circle at from km 11.700 to Km 12.920 in 6L Indore -Dewas Section of NH-52                                                                        | Madhya Pradesh |                       1 |                 44 | 02-06-22         | 31-03-24                      | 15-07-24                             |                      86 |
|  1159 | 4L of Indore - Boregaon (Pkg-III) [Balwara to Dhangaon] from km. 42.260 to km. 82.660 of NH347BG& 753L                                                              | Madhya Pradesh |                      40 |               1002 | 22-04-22         | 21-04-24                      | 31-03-25                             |                      76 |
|  1160 | 4L of Sagar - Mohari from Km.8 to Km.50 (Pkg-I)                                                                                                                     | Madhya Pradesh |                      42 |                791 | 06-04-22         | 05-04-24                      | 07-01-25                             |                      51 |

|   SN. | Project Name                                                                                                                                                   | State          |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|----------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|  1161 | 2L PS of Satna - Maihar Section of NH- 135BG from Km 80.800 to Km 120.125                                                                                      | Madhya Pradesh |                      39 |                615 | 21-02-22         | 06-05-24                      | 31-08-24                             |                      88 |
|  1162 | Indore - Harda (Pkg-III) [Nanasa to Pidgaon Section from km 95.000 to km 142.445]                                                                              | Madhya Pradesh |                      47 |               1146 | 07-10-21         | 06-10-23                      | 27-12-24                             |                      77 |
|  1163 | Balance work of 4L of Nauradehi Sanctuary de-scoped stretch of Hiran River to Sindoor River from Km. 66.00 to 130.00 NH-12 (New NH-45)                         | Madhya Pradesh |                      12 |                178 | 19-07-21         | 08-04-24                      | 31-12-24                             |                      83 |
|  1164 | Katni bypass from km. 359.50 to km. 378.50                                                                                                                     | Madhya Pradesh |                      20 |                253 | 15-09-20         | 04-07-23                      | 31-12-24                             |                      84 |
|  1165 | 4L of Bamni - Rajura - Warur - Devada upto M.S. Border of NH - 930D (from km 19.000 to km 52.425)                                                              | Maharashtra    |                      33 |                968 | 28-03-24         | 27-03-26                      | 27-03-26                             |                       1 |
|  1166 | Strengthening of Existing Alignment of Pandharpur Town (Part Bypassed Section of NH 965 from KM36.230 to KM 44.230) from Chh. Shivaji Maharaj Chowk to Wakhari | Maharashtra    |                       8 |                150 | 01-11-23         | 31-10-25                      | 31-10-25                             |                      16 |
|  1167 | 4L of Indora Chowk to Pachpaoli and Agrasen Chowk - Ashoka Chowk                                                                                               | Maharashtra    |                       9 |               1039 | 01-07-23         | 30-06-26                      | 30-06-26                             |                      11 |
|  1168 | 4L of Ratnagiri - Kolhapur section from km 67.140 to km 112.340 of NH-166 (Pkg - II)                                                                           | Maharashtra    |                      45 |               1985 | 26-05-23         | 24-05-25                      | 24-05-25                             |                      34 |
|  1169 | 4L PS from existing km 88.400 (Savali Vihir) to km 163.400 (start of Ahmednagar bypass) section of NH-160                                                      | Maharashtra    |                      75 |                934 | 05-06-23         | 06-04-25                      | 06-04-25                             |                      11 |
|  1170 | 4L of Ratnagiri - Kolhapur section from km 112.340 to km 145.300 of NH-166 (Pkg-III)                                                                           | Maharashtra    |                      33 |               1939 | 26-05-23         | 24-05-25                      | 24-05-25                             |                      34 |
|  1171 | Balance work of 4L Panvel to Indapur section of NH-66 (Old NH- 17) from km 0.000 (Panvel) to km 42.300 (Kasu)                                                  | Maharashtra    |                      42 |                330 | 29-03-23         | 27-05-24                      | 31-12-24                             |                      62 |

|   SN. | Project Name                                                                                                 | State       |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|--------------------------------------------------------------------------------------------------------------|-------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|  1172 | Balance works of 4L Panvel Indapur section of NH66 (old NH17) from km 42.300 (kasu) to km 84.600 (Indapur)   | Maharashtra |                      42 |                546 | 18-11-22         | 17-05-24                      | 31-12-24                             |                      42 |
|  1173 | 4L of Aurangabad-Paithan                                                                                     | Maharashtra |                      44 |               1505 | 24-01-23         | 23-07-24                      | 24-07-24                             |                      73 |
|  1174 | Vadodara Mumbai Expressway (Phase II - Pkg XVII) [Km. 69.800 to Km. 79.783 of Spur] (Bhoj - Morbe)           | Maharashtra |                      10 |               2209 | 19-01-23         | 17-07-25                      | 17-07-25                             |                      44 |
|  1175 | 6L of Kagal-Satara section from Km 592.500 to Km 658.000 of NH-48 (Pkg-I)                                    | Maharashtra |                      62 |               2112 | 13-01-23         | 11-01-25                      | 31-10-25                             |                      35 |
|  1176 | Vadodara Mumbai Expressway (Phase II - Pkg XV) [Km. 20.200 to Km. 43.000 of Spur] (Akloli - Amne)            | Maharashtra |                      18 |               2611 | 10-11-22         | 11-05-24                      | 07-04-25                             |                      50 |
|  1177 | Vadodara Mumbai Expressway (Phase II - Pkg XVI) [Km. 43.000 to Km. 69.800 of Spur] (Amne - Bhoj)             | Maharashtra |                      25 |               4052 | 01-11-22         | 31-10-24                      | 24-06-25                             |                      62 |
|  1178 | Vadodara Mumbai Expressway (Phase II - Pkg XIV) [Km. 3.000 to Km. 20.200 of Spur] (Shirsad - Akloli)         | Maharashtra |                      17 |               2059 | 10-11-22         | 12-07-24                      | 30-06-25                             |                      44 |
|  1179 | 6L of Kagal-Satara section from Km 658.000 to Km 725.000 of NH-48 (Pkg-II)                                   | Maharashtra |                      67 |               2331 | 16-12-22         | 15-12-24                      | 31-08-25                             |                      52 |
|  1180 | 4L of Ratnagiri - Kolhapur section of NH-166 from km 0.000 to km 19.769 and km 31.000 to km 67.140 (Pkg - I) | Maharashtra |                      56 |               1774 | 22-11-22         | 21-11-24                      | 31-08-25                             |                      57 |
|  1181 | 4L of Rajura-Korpana-Adilabad Road upto M.S. Border from km 32.910 to km 89.090 of NH-353B                   | Maharashtra |                      56 |               1013 | 17-10-22         | 15-10-24                      | 28-02-25                             |                      57 |
|  1182 | 4L bypass to Mozari town (Taluka-Tiwasa) from km. 0.000 to km. 6.100 of NH-53                                | Maharashtra |                       6 |                116 | 15-06-22         | 14-06-23                      | 08-10-24                             |                      89 |
|  1183 | Vadodara Mumbai Expressway (Phase II - Pkg XI) [Km. 77.000 to Km. 103.400]                                   | Maharashtra |                      26 |               1525 | 18-05-22         | 12-07-24                      | 06-01-25                             |                      84 |

| SN.   | Project Name                                                                                                                   | State       | Total Length (in km.)   | TPC/TCC (in cr.)   | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   | Physical Progress (%)   |
|-------|--------------------------------------------------------------------------------------------------------------------------------|-------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|       | (Ganjad - Talsari)                                                                                                             |             |                         |                    |                  |                               |                                      |                         |
| 1184  | 4L of existing 2/4L stretch from Lonand to Dive Ghat (Km 166.400 to Km 220.900 ) of Mohol - Alandi section of NH-965 (Pkg - V) | Maharashtra | 55                      | 1710               | 02-05-22         | 02-05-24                      | 29-10-24                             | 73                      |
| 1185  | 6L of Wainganga Bridge - Bhandara (including Bhandara Bypass) section from km 485.000 to km 499.800 of NH-53 (old NH-6)        | Maharashtra | 15                      | 816                | 06-04-22         | 05-01-24                      | 31-12-24                             | 89                      |
| 1186  | Vadodara Mumbai Expressway (Phase II - Pkg XII) [Km. 50.700 to Km. 77.000] (Masvan - Ganjad)                                   | Maharashtra | 26                      | 1711               | 23-03-22         | 12-07-24                      | 30-10-24                             | 51                      |
| 1187  | Vadodara Mumbai Expressway (Phase II - Pkg XIII) [Km. 26.582 to Km. 50.700] (Shirsad - Masvan)                                 | Maharashtra | 27                      | 3537               | 08-02-22         | 12-07-24                      | 15-06-25                             | 62                      |
| 1188  | Bodhre - Dhule                                                                                                                 | Maharashtra | 67                      | 1345               | 29-01-22         | 27-07-24                      | 25-10-24                             | 75                      |
| 1189  | 4L Mitigation Measure structures on CH/MH Border to Wainganga Bridge Section of NH-6 (New NH-53)                               | Maharashtra | 11                      | 540                | 08-11-21         | 07-11-23                      | 31-08-24                             | 94                      |
| 1190  | 4L of Nagpur-Katol Section from Km. 13.00 to Km. 62.900 of NH-353J                                                             | Maharashtra | 49                      | 1167               | 29-10-21         | 28-10-23                      | 31-12-24                             | 79                      |
| 1191  | 4L of Baramati to Indapur (Pkg-II) from km. 41.400 to km. 84.550 of NH-965G (Saint Tukaram Marg)                               | Maharashtra | 49                      | 1471               | 09-09-21         | 31-03-24                      | 31-12-24                             | 77                      |
| 1192  | Dharampuri-Lonand from km. 117.00 to 166.40 (Pkg-IV) on Mohol-Alandi Section                                                   | Maharashtra | 49                      | 1412               | 14-09-21         | 14-09-23                      | 31-10-24                             | 89                      |
| 1193  | 4L of Indapur to Tondle (Pkg-III) from km.84.550 to km. 131.00 of NH-965G (Saint Tukaram Marg)                                 | Maharashtra | 47                      | 1601               | 07-09-21         | 31-03-24                      | 31-08-24                             | 88                      |

|   SN. | Project Name                                                                                                                                                                                                                | State       |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|  1194 | Balance work under Phase-II for 4L of Khed Sinner Section comprising of (i) Kalamb bypass (km 68.576 to km 72.390), (ii) Linear length of Bhatkalwadi (km 89.550 to km 90.400) and Alephata bypass (km 92.030 to km 96.000) | Maharashtra |                       9 |                122 | 29-12-20         | 28-06-22                      | 31-10-24                             |                      96 |
|  1195 | Bal. Works of Fagne (Km. 510.000) to Maharashtra/Gujarat Border (Km. 650.794)                                                                                                                                               | Maharashtra |                     141 |               1654 | 18-09-20         | 30-06-24                      | 30-10-24                             |                      92 |
|  1196 | 4 laning of Waranga - Mahagaon from km 253.700 - km 320.580                                                                                                                                                                 | Maharashtra |                      67 |               1632 | 21-05-18         | 15-11-20                      | 06-10-24                             |                      90 |
|  1197 | Loha-Waranga Section of NH-361 from km 187.800 to km 244.369                                                                                                                                                                | Maharashtra |                      57 |               1236 | 25-03-19         | 24-03-21                      | 31-07-24                             |                      90 |
|  1198 | 6L of Saundard ROB on Raipur Nagpur (from 441.970 km to 443.560 km)                                                                                                                                                         | Maharashtra |                       2 |                123 | 04-12-18         | 31-08-23                      | 31-12-24                             |                      89 |
|  1199 | Vadape to Thane from km 539.202 to km 563.000 section of NH-3 new NH-848                                                                                                                                                    | Maharashtra |                      21 |               1253 | 21-01-19         | 18-07-21                      | 30-09-24                             |                      52 |
|  1200 | Flyover at Km.544.650 including ROB, Service Roads ,Footpath for RCC drains on urban link to Nagpur -Raipur road (Pardi octroi Naka to Itwari)                                                                              | Maharashtra |                       7 |               1098 | 31-03-16         | 30-03-19                      | 31-08-24                             |                      86 |
|  1201 | Ring road /Bypasses for Nagpur City, Package-2 from km 34.000 to km 62.035                                                                                                                                                  | Maharashtra |                      28 |                763 | 20-01-17         | 19-07-19                      | 30-09-24                             |                      90 |
|  1202 | Tunnel at Khambataki Ghat Section and its approaches from existing Km. 771.730 to existing Km. 782.000                                                                                                                      | Maharashtra |                       6 |                907 | 28-02-19         | 27-02-22                      | 11-11-24                             |                      71 |
|  1203 | Construction of 6-lane flyover at Ainthapali junction and a 2-lane ROB (LHS) on NH-53 (Earlier NH-6) in Sambalpur, on EPC mode in Odisha under NH(O)                                                                        | Odisha      |                       3 |                374 | 18-06-24         | 18-12-26                      | 20-12-26                             |                       0 |

|   SN. | Project Name                                                                                                                                                                       | State   |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|  1204 | Rehabilitation and Up gradation from 4 to 8 laning of Chandikhole - Paradip Section of NH-53 (Old NH - 5A) from Km.39.000 to Km.60.00 (Package-3)                                  | Odisha  |                      21 |                862 | 15-12-23         | 14-12-25                      | 14-12-25                             |                      19 |
|  1205 | Rehabilitation and Up gradation from 4 to 8 laning of Chandikhole - Paradip Section of NH-53 (Old NH - 5A) from Km.0.00 to Km.18.00(Package-1)                                     | Odisha  |                      18 |                930 | 15-12-23         | 14-12-25                      | 14-12-25                             |                       9 |
|  1206 | Rehabilitation and Up gradation from 4 to 8 laning of Chandikhole - Paradip Section of NH-53 (Old NH - 5A) from Km 18.00 to Km 39.00 in the State of Odisha on HAMmode (Package-2) | Odisha  |                      21 |                920 | 15-12-23         | 14-12-25                      | 14-12-25                             |                      16 |
|  1207 | 6L Greenfield Kandili - Aluru Section of NH- 130-CD Road from km 342+500 to km 365+033 (Package-OD-8)                                                                              | Odisha  |                      23 |               1493 | 17-10-22         | 17-10-24                      | 17-08-25                             |                      53 |
|  1208 | 6L Greenfield Baraja - Kandili Section of NH- 130-CD Road from km 338+500 to km 342+500 (Package-OD-7)                                                                             | Odisha  |                       4 |                838 | 30-09-22         | 29-09-24                      | 20-08-25                             |                      60 |
|  1209 | 3L Major Bridge over River Brahmani at Km. 401.250 (Duburi - Chandikhole Section) of NH-200 (New NH -53)                                                                           | Odisha  |                       1 |                154 | 02-08-22         | 01-07-25                      | 30-06-25                             |                      12 |
|  1210 | 6L Greenfield Baunsaguar - Baraja Section of NH-130-CD Road from km 293+000 to km 338+500 (Package - OD-6)                                                                         | Odisha  |                      46 |               1266 | 01-06-22         | 31-05-24                      | 30-06-25                             |                      72 |
|  1211 | 6L Greenfield Kaliagura - Baunsaguar Section of NH-130-CD Road from km 249+000 to km 293+000 (Package - OD-5)                                                                      | Odisha  |                      44 |               1540 | 30-05-22         | 29-05-24                      | 31-10-25                             |                      68 |
|  1212 | 6L of Badakumari - Karki Section from Km 179.000 to km 226.500 of NH-130-CD (Package - OD-3)                                                                                       | Odisha  |                      48 |               1102 | 13-04-22         | 11-04-24                      | 31-03-25                             |                      68 |

|   SN. | Project Name                                                                                                                   | State   |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|--------------------------------------------------------------------------------------------------------------------------------|---------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|  1213 | 6L of Dhanara - Hatibena Section from Km 124.611 to km 146.50 of NH-130-CD (Package - OD-1)                                    | Odisha  |                      22 |                478 | 25-03-22         | 23-03-24                      | 31-03-25                             |                      59 |
|  1214 | 6L of Karki - Kaliagura Section from Km 226.500 to km 249.000 of NH-130-CD (Package - OD-4)                                    | Odisha  |                      23 |                499 | 25-03-22         | 23-03-24                      | 31-12-24                             |                      82 |
|  1215 | Cuttack-Angul Section of NH-42 (New NH- 55) from Km.60.200 to Km. 112.000 (Pkg-II) in the State of Odisha                      | Odisha  |                      52 |                991 | 12-03-18         | 06-09-20                      | 31-12-24                             |                      77 |
|  1216 | Bhadrak (KM 136.500) to Baleshwar (KM 199.141)                                                                                 | Odisha  |                      63 |                825 | 20-03-19         | 15-09-21                      | 31-03-25                             |                      76 |
|  1217 | Cuttack-Angul Section of NH-42 (New NH- 55) from km 0.400 to km 60.200 (Pkg-I) in the State of Odisha                          | Odisha  |                      60 |                999 | 19-01-18         | 16-07-20                      | 31-12-24                             |                      86 |
|  1218 | 4-L of Rajamunda to Barkote Section of NH- 23 from km. 287.200 to km. 337.185                                                  | Odisha  |                      50 |                610 | 17-12-18         | 01-01-24                      | 31-12-24                             |                      91 |
|  1219 | 4 Laning of Duburi Chandikhole from km 388.376 to km 428.074 (Pkg-III)                                                         | Odisha  |                      40 |                789 | 11-02-20         | 09-08-22                      | 31-03-25                             |                      79 |
|  1220 | 4 Laning of Talcher to end of Kamakhyanagar Bypass km 8.844 - km 15.725 of NH-149 and km 301.875 - km 335.946 of NH-53 (Pkg-I) | Odisha  |                      42 |                795 | 21-02-19         | 19-08-21                      | 31-08-24                             |                      98 |
|  1221 | Four Laning of Angul to Sambalpur from Km.112.000 to Km.265.000                                                                | Odisha  |                     151 |               2510 | 03-03-17         | 31-08-19                      | 31-12-24                             |                      96 |
|  1222 | 4L of Fazilka to Abohar section of NH-07 including construction of Greenfield Abohar & Fazilka Bypasses                        | Punjab  |                      45 |               1410 | 13-04-24         | 14-04-26                      | 13-04-26                             |                       7 |

|   SN. | Project Name                                                                                                                                                                                                                                   | State   |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|  1223 | Delhi-Amritsar-Katra Expressway (Phase-I Pkg-XII) from Junction with Amritsar- Mehta-SriHargobindpur-Tanda road (NH- 503A) near SriHargobindpur to Junction with Pathankot-Gurdaspur road (NH-54) near Gurdaspur (Km 362+420 to km 397+700)    | Punjab  |                      35 |               1734 | 01-01-24         | 30-12-25                      | 31-12-25                             |                      10 |
|  1224 | 6L Amritsar-Bathinda Greenfield section from Jn. with Moga Jalandhar road (NH- 703) near Dharamkot to Jn. with Bhagta Bhai Ka-Bhadaur Road near Dyalpura Bhai Ka from km 39.000 to km 93.000 of NH- 754A (Pkg-2)                               | Punjab  |                      54 |               1801 | 01-11-23         | 01-11-25                      | 01-11-25                             |                       9 |
|  1225 | 6L Amritsar-Bathinda Greenfield section from Jn. with Bhagta Bhai Ka-Bhadaur Road near Dyalpura Bhai Ka to Jn. with Mandi Dabwali Bathinda Road on NH-54 near Sangat Kalan from km 93.000 to km 154.866 of NH-754A (Pkg-3)                     | Punjab  |                      62 |               2029 | 01-11-23         | 02-11-25                      | 31-10-25                             |                      18 |
|  1226 | 6L of Ambala-Chandigarh greenfield section from Km. 0.000 to Km. 25.000 with 4L spur to Lalru from Km. 0.000 to Km. 5.828 & spur to PR-7 road from Km. 0.000 to Km. 11.157                                                                     | Punjab  |                      31 |               1642 | 12-10-23         | 12-10-25                      | 31-12-25                             |                      21 |
|  1227 | 6L Access Controlled Ludhiana-Bathinda Greenfield highway from Jn. with Amritsar- Bathanda Greenfield Road (NH-754A) near Rampura Phul to Jn. with Moga-Barnala Road (NH-703) near village Tallewal from Km 0.0 to Km 30.3 of NH-754AD (Pkg-1) | Punjab  |                      30 |                907 | 14-09-23         | 12-09-25                      | 12-09-25                             |                      25 |
|  1228 | 6L of Jodhpur Romana (Bathinda) - Mandi Dabwali (Punjab Haryana Border) section of                                                                                                                                                             | Punjab  |                      27 |                789 | 11-08-23         | 10-08-25                      | 10-08-25                             |                      76 |

| SN.   | Project Name                                                                                                                                                                                                                                              | State   | Total Length (in km.)   | TPC/TCC (in cr.)   | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   | Physical Progress (%)   |
|-------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|       | NH-54 from km. 0.000 to km. 27.400 of NH- 54                                                                                                                                                                                                              |         |                         |                    |                  |                               |                                      |                         |
| 1229  | 4L of existing Beas - Baba Bakala - Dera Baba Nanak Section from start of Batala Bypass till intersection with Ajnala Gurdaspur Highway (NH 354) near Dera Baba Nanak ( from Km. 31.300 to Km. 69.100 ) with Additional batala Bypass (Pkg- II)           | Punjab  | 48                      | 1003               | 22-06-23         | 21-06-25                      | 21-06-25                             | 56                      |
| 1230  | 4L of Beas-Mehta-Batala-Dera Baba Nanak from intersection with Jalandhar-Amritsar Highway (NH-3) near Beas till start of Batala Bypass near Village Acchhal (from Km. 0.000 to Km. 31.300) (Pkg-1)                                                        | Punjab  | 31                      | 810                | 22-06-23         | 21-06-25                      | 31-12-25                             | 35                      |
| 1231  | Delhi-Amritsar-Katra Expressway (Phase-I Spur-I) from Jn. with Kapurthala - Sultanpur Lodhi Road (NH-703A) near Isharwal village to Jn. with Kapurthala - Tarn Taran road (NH-703AA) near Goinwal Sahib [Km 24+000 to Km 41+000 of Amritsar connectivity] | Punjab  | 17                      | 2165               | 17-04-23         | 16-04-26                      | 16-04-26                             | 12                      |
| 1232  | 4L of Greenfield section from Sirhind to Mohali                                                                                                                                                                                                           | Punjab  | 27                      | 1238               | 08-05-23         | 07-05-25                      | 31-12-25                             | 39                      |
| 1233  | Delhi-Amritsar-Katra Expressway (Phase-I Pkg-VIII) from Junction with Ludhiana- Malerkotla (SH-11) near Bhogiwal village to Junction with Ludhiana-Moga road (NH-5) near Mullanpur Dakha (Km 225+770 to km 260+860)                                       | Punjab  | 35                      | 1896               | 15-03-23         | 13-03-25                      | 31-12-25                             | 30                      |

|   SN. | Project Name                                                                                                                                                                                                                                                | State   |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|  1234 | 4/6L Greenfield Ludhiana-Rupnagar highway from Jn. with NE-5 village near to Manewal(Ludhiana) to Jn. with NH-205 near Bheora Village (Rupnagar) from Km 66.0 to Km 91.0 i/c spur to Kharar from Km 0.0 to Km 19.5 with Ludhiana bypass of NH- 205K (Pkg-3) | Punjab  |                      43 |               1501 | 06-02-23         | 15-02-25                      | 31-05-25                             |                      56 |
|  1235 | 4/6L Greenfield Ludhiana- Rupnagar highway from Jn. with NE-5 village near to Manewal(Ludhiana) to Jn. with NH-205 near Bheora Village (Rupnagar) from Km. 0.00 to Km. 37.7 including spur to Kharar with Ludhiana bypass of NH-205K (Pkg-1)                | Punjab  |                      38 |               1369 | 12-12-22         | 10-12-24                      | 31-03-25                             |                      15 |
|  1236 | Development of 6L (Greenfield) Jalandhar Bypass starting from Kahlwan (NH-03) ending at Kang Sahbu (NH-703) via Sarmastpur (NH-44) - Madara (NH-03) - Khajurla (NH-44)                                                                                      | Punjab  |                      47 |               1755 | 15-01-23         | 14-01-25                      | 30-03-26                             |                      23 |
|  1237 | 4L Greenfield (a) Malout bypass from ch. Km 44.500 to ch. Km 35.500 on NH-07 and Ch. Km 0.000 to Km 6.984 on NH-09 (b)Mandi Dabwali Bypass from Ch. 38.450 Km to Km 27.910 (Pkg-02)                                                                         | Punjab  |                      25 |                646 | 31-12-22         | 01-07-24                      | 01-12-24                             |                      80 |
|  1238 | Moga - Bagha Purana - Bajakhana from km. 0.00 to km. 43.32                                                                                                                                                                                                  | Punjab  |                      43 |                864 | 31-12-22         | 30-12-24                      | 31-07-25                             |                      29 |
|  1239 | 6L Amritsar-Bathinda Greenfield section from village Tiba on NE-5A to Jn. with Moga Jalandhar road (NH-703) near Dharamkot from km 0.000 to km 39.000 of NH-754A (Pkg-1)                                                                                    | Punjab  |                      39 |               1229 | 14-11-22         | 19-12-23                      | 30-08-25                             |                      27 |

|   SN. | Project Name                                                                                                                                                                                                                                             | State   |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|  1240 | Delhi-Amritsar-Katra Expressway (Phase-I Pkg-XI) from Junction with Jalandhar - Kapurthala road (NH-703A) near khojewal village to Junction with Amritsar-Mehta- SriHargobindpur-Tanda road (NH-503A) near SriHargobindpur (Km 319+400 to km 362+420)    | Punjab  |                      43 |               2175 | 15-11-22         | 14-11-24                      | 31-12-25                             |                      41 |
|  1241 | Delhi-Amritsar-Katra Expressway (Phase-I Spur-III) from Junction with Amritsar- Jalandhar road (NH-3) near Bhishambarpura to Junction with Amritsar- Anjala road (NH-354) near Amritsar Airport [Km 71+000 to Km 99+000 of Amritsar connectivity]        | Punjab  |                      28 |               1642 | 09-11-22         | 26-10-24                      | 30-09-25                             |                      20 |
|  1242 | 6L of IT City Chowk to Kurali Chandigarh Road                                                                                                                                                                                                            | Punjab  |                      31 |               1525 | 10-10-22         | 09-10-24                      | 31-05-25                             |                      60 |
|  1243 | Amritsar Bypass (Pkg III) from km. 71.496 to km. 105.158                                                                                                                                                                                                 | Punjab  |                      50 |               1475 | 31-08-22         | 30-08-24                      | 31-03-25                             |                      61 |
|  1244 | Delhi-Amritsar-Katra Expressway (Phase-I Pkg-IX) from Junction with Ludhiana-Moga road (NH-5) near Mullanpur Dakha to Junction with Jalandhar - Moga road (NH- 703) near Kang Sahibu village (Km 260+860 to km 303+900)                                  | Punjab  |                      43 |               1851 | 18-07-22         | 16-07-24                      | 31-07-25                             |                      56 |
|  1245 | Delhi-Amritsar-Katra Expressway (Phase-I Pkg-X) from Jn. with Jalandhar - Moga road (NH-703) to Jn. with Jalandhar-Kapurthala road (NH-703A) and to Jn. with Kapurthala - Sultanpur Lodhi road (NH-703A) (km 0+00 to km 24+000 to Amritsar connectivity) | Punjab  |                      40 |               2178 | 11-07-22         | 09-07-24                      | 31-07-25                             |                      57 |

|   SN. | Project Name                                                                                                                                                                                                        | State     |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|  1246 | Delhi-Amritsar-Katra Expressway (Phase-I Pkg-VII) from Junction with Patiala- Bathinda road (NH-7) near Bhawanigarh to Junction with Ludhiana-Malerhkotla (SH- 11) near Bhogiwal village (Km 188+830 to km 225+770) | Punjab    |                      37 |               1760 | 11-07-22         | 09-07-24                      | 30-11-24                             |                      88 |
|  1247 | 4L of Amritsar-Ghoman - Tanda - Una Section from Km 8.270 to Km 54.000 of NH- 503A (Package-I)                                                                                                                      | Punjab    |                      45 |                858 | 20-06-22         | 19-06-24                      | 19-06-25                             |                      30 |
|  1248 | Amritsar(airport Junction) - Ramdas from km. 100.835 to km. 139.813 (Pkg - IV)                                                                                                                                      | Punjab    |                      39 |                525 | 16-03-22         | 17-09-23                      | 31-03-25                             |                      69 |
|  1249 | Construction of Four lane Elevated Structure at Raniwada Circle in Sanchore City on NH-68                                                                                                                           | Rajasthan |                       6 |                353 | 12-07-24         | 11-07-26                      | 11-07-26                             |                       0 |
|  1250 | 6L access controlled Highway from Km 40+080 to Km 86+513 (Mator to Barodameo Section)                                                                                                                               | Rajasthan |                      46 |               2010 | 15-03-24         | 14-03-26                      | 14-03-26                             |                       0 |
|  1251 | Additional Structures on 6LGurgaon-Jaipur Section of NH-48 between KM42.700 to KM273.00                                                                                                                             | Rajasthan |                      15 |                410 | 23-12-22         | 25-06-24                      | 30-06-25                             |                      41 |
|  1252 | 4L Greenfield spur from Delhi-Vadodara Greenfield expressway near Bandikui to Jaipur                                                                                                                                | Rajasthan |                      67 |               1636 | 11-11-22         | 10-11-24                      | 31-12-24                             |                      75 |
|  1253 | 4L of Karwar (Km. 281.980 of NH-62 Nagaur road) to Dangiyavas of Jodhpur Ring Road (Pkg-II)                                                                                                                         | Rajasthan |                      30 |                737 | 29-08-22         | 28-08-24                      | 31-10-24                             |                      73 |
|  1254 | 2L PS Sriganganagar to Raisinghnagar (Design Chainage -0.500 km to Design Chainage 101.000 km) (Package-1) on NH- 911                                                                                               | Rajasthan |                     102 |                672 | 10-06-22         | 08-06-24                      | 31-12-24                             |                      89 |

|   SN. | Project Name                                                                                                                                                                                   | State      |   Total Length (in km.) | TPC/TCC (in cr.)   | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|  1255 | Deogarh (near Dhandhaniya)- Rajasthan/Gujarat Border (Phase-I) (AJ/DRGB-Package-6)                                                                                                             | Rajasthan  |                      25 | 847                | 12-08-21         | 11-08-23                      | 31-08-24                             |                      98 |
|  1256 | Delhi-Vadodara Greenfield Alignment (NH- 148N) (Pkg-15) (Ch. 419.000 to Ch.427.300) [Junction with NH-12 near village Ummedpura to Major bridge over Takli river near Nayagaon Jageer village] | Rajasthan  |                       8 | 1789               | 05-07-21         | 04-01-24                      | 15-09-25                             |                      63 |
|  1257 | Deogarh (near Dhandhaniya)- Rajasthan/Gujarat Border (Phase-I) (AJ/DRGB-Package-7)                                                                                                             | Rajasthan  |                      30 | 662                | 16-07-21         | 15-07-23                      | 31-08-24                             |                      97 |
|  1258 | Delhi-Vadodara Greenfield Alignment (NH- 148N) (Pkg-10) (Ch. 292.950 to Ch. 319.400) [End of Interchange on NH-166 near village Mui to Hardeoganj village near Indergarh]                      | Rajasthan  |                      26 | 1273               | 22-05-21         | 31-07-24                      | 30-11-24                             |                      83 |
|  1259 | Tanot -Ramgarh-Bhadasar-Jaisalmer (NH-68 )and Bhadasar(Mokal)-Sarkaritala up to Pakisthan Border (NH-968) (Pkg-BM/5)                                                                           | Rajasthan  |                     194 | 829                | 23-04-19         | 21-04-21                      | 31-07-24                             |                      96 |
|  1260 | 4L of Rajasthan Border (Km. 0.000) to Salasar (Km. 154.141) of NH-52 and NH-58 in Rajasthan                                                                                                    | Rajasthan  |                     154 |                    | 06-02-14         | 05-02-24                      | 31-03-25                             |                      77 |
|  1261 | Mahabalipuram - Pondicherry (Pkg-II) [Mugaiyur to Marakkanam]                                                                                                                                  | Tamil Nadu |                      31 | 826                | 07-12-23         | 05-12-25                      | 05-12-25                             |                      13 |
|  1262 | Construction of New Double Tier 4L Elevated Corridor from Chennai Port to Maduravoyal in Chennai District from km - 0.342 to Km 20.593 and Package IV from (Km 14.185 to Km 20.593)            | Tamil Nadu |                       6 | 1207               | 23-11-23         | 20-05-26                      | 20-05-26                             |                       0 |

|   SN. | Project Name                                                                                                                                                                        | State      |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|  1263 | Construction of New Double Tier 4L Elevated Corridor from Chennai Port to Maduravoyal in Chennai District from km - 0.342 to Km 20.593 and Package III from (Km 9.700 to Km 14.185) | Tamil Nadu |                       4 |               1301 | 23-11-23         | 20-05-26                      | 20-05-26                             |                       0 |
|  1264 | Construction of New Double Tier 4L Elevated Corridor from Chennai Port to Maduravoyal in Chennai District from km - 0.342 to Km 20.593 and Package II from (Km 4.604 to Km 9.700)   | Tamil Nadu |                       5 |               1619 | 23-11-23         | 20-05-26                      | 20-05-26                             |                       0 |
|  1265 | Construction of New Double Tier 4-lane Elevated Corridor from Chennai Port to Maduravoyal in Chennai District from Km - 0+342 to Km 20+223 Package 1 from (Km - 0+342 to Km 4+604)  | Tamil Nadu |                       5 |               1382 | 23-11-23         | 20-05-26                      | 20-05-26                             |                       0 |
|  1266 | 4L of left-over works including additional structures from Kerala/Tamil Nadu border to Kanyakumari Section from Km 43.0 to Km 96.174 of NH66                                        | Tamil Nadu |                      24 |               1142 | 03-08-23         | 02-08-25                      | 02-02-26                             |                      15 |
|  1267 | Balance works in AP Portion and punch list items in TN & AP portion of NH-205                                                                                                       | Tamil Nadu |                       7 |                167 | 06-07-23         | 04-01-25                      | 28-02-25                             |                      60 |
|  1268 | 6L of Tuticorin Port Road section of NH-7A (New NH-138) from Km 0.000 to Km 6.140                                                                                                   | Tamil Nadu |                       6 |                200 | 05-07-23         | 04-07-24                      | 02-01-25                             |                      60 |
|  1269 | 4L of Vadugapatti to Therkuvenganallur (Rajapalyam) section from km 36.000 to km 71.600 of NH-744                                                                                   | Tamil Nadu |                      36 |               1098 | 12-04-23         | 11-04-25                      | 11-10-25                             |                      59 |
|  1270 | 4L of Thirumangalam to Vadugapatti section from km 0.000 to km 36.000 of NH- 744                                                                                                    | Tamil Nadu |                      36 |               1077 | 23-02-23         | 21-02-25                      | 31-03-25                             |                      57 |
|  1271 | Thoppur - Mettur - Bhavani - Erode from km. 0.00 to km. 85.00                                                                                                                       | Tamil Nadu |                      85 |                211 | 04-08-22         | 23-04-24                      | 30-09-24                             |                      95 |

|   SN. | Project Name                                                                                                                                                                                                             | State      |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|  1272 | Balance works of four lane from km 43.950 (Thiruvallur Bypass) to km 61.470 (Veppampattu Bypass) passing through Thannerkulam, Thozur and Sevapet Bypass (17.520 kms) of Tirupathi- Tiruttani- Chennai section of NH 205 | Tamil Nadu |                      18 |                468 | 21-09-22         | 20-09-24                      | 30-06-25                             |                      47 |
|  1273 | Bangalore Chennai Expressway Phase-III - Package III (Arakkonam to Kancheepuram) from Km 204.500 to Km 230.000                                                                                                           | Tamil Nadu |                      26 |               1155 | 08-08-22         | 29-07-24                      | 31-03-25                             |                      51 |
|  1274 | Hosur to Dhamrapuri (Pkg-1) [Neraluru - Thorapalli Agraharam]                                                                                                                                                            | Tamil Nadu |                      23 |               1321 | 26-10-22         | 24-10-24                      | 31-05-25                             |                      47 |
|  1275 | Bangalore Chennai Expressway Phase-III - Package II (Walajahpet to Arakkonam) from Km 180.000 to Km 204.500                                                                                                              | Tamil Nadu |                      25 |                843 | 16-07-22         | 14-07-24                      | 30-11-24                             |                      78 |
|  1276 | 4L Bangalore-Chennai Expressway from Km. 230.000 to Km. 261.705 of Kanchepuram to Sriperumbudur Section (Phase-III/Package- IV)                                                                                          | Tamil Nadu |                      32 |               2948 | 11-07-22         | 09-07-24                      | 28-02-25                             |                      60 |
|  1277 | Bangalore Chennai Expressway Phase-III - Package I (Gudipala to Walajajhpet) from Km 156.000 to Km 180.000                                                                                                               | Tamil Nadu |                      24 |               1028 | 30-05-22         | 28-08-24                      | 31-12-24                             |                      62 |
|  1278 | Mahabalipuram - Pondicherry (Pkg-I) [Mamallapuram to Mugaiyur]                                                                                                                                                           | Tamil Nadu |                      31 |               1009 | 12-05-22         | 10-05-24                      | 31-07-25                             |                      32 |
|  1279 | Poondiyankuppam (Km.67.000) to Sattanathapuram (Km.123.800)                                                                                                                                                              | Tamil Nadu |                      57 |               2566 | 20-01-22         | 19-01-24                      | 30-09-24                             |                      98 |
|  1280 | Thorapalli - Agraharam - Jittandahalli Section from km 23.350 to km 60.100 [Hosur to Dhamrapuri Pkg-2]                                                                                                                   | Tamil Nadu |                      37 |               1082 | 07-12-21         | 06-03-24                      | 31-03-25                             |                      74 |
|  1281 | Viluppuram (Km.0.000) to Puducherry (Km.29.000)                                                                                                                                                                          | Tamil Nadu |                      29 |               1358 | 25-11-21         | 31-03-24                      | 31-08-24                             |                      96 |
|  1282 | Puducherry (Km.29.000) to Poondiyankuppam (Km.67.000)                                                                                                                                                                    | Tamil Nadu |                      38 |               1588 | 15-11-21         | 31-03-24                      | 31-08-24                             |                      90 |

|   SN. | Project Name                                                                                                                                                                                                                             | State      |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|  1283 | Kamalapuram to Oddanchatram from km. 0.00 to km. 35.822                                                                                                                                                                                  | Tamil Nadu |                      37 |               1039 | 21-01-21         | 20-01-23                      | 31-03-25                             |                      72 |
|  1284 | Sattanathapuram to Nagapattinam from Km 123.800 to Km 179.555                                                                                                                                                                            | Tamil Nadu |                      56 |               2756 | 05-10-20         | 04-10-22                      | 31-08-25                             |                      45 |
|  1285 | 4L of Madurai Ring Road (Phase 1) [Vadipatti-Thamrapatti] from km 0.00 - km 29.960                                                                                                                                                       | Tamil Nadu |                      30 |                855 | 16-03-20         | 15-03-22                      | 31-03-25                             |                      63 |
|  1286 | Four Laning of Chettikulam to Natham section of NH-785                                                                                                                                                                                   | Tamil Nadu |                      29 |                838 | 05-11-18         | 03-11-20                      | 15-09-24                             |                     100 |
|  1287 | Karaipettai to Walajapet from Km 71.015 to 107.091                                                                                                                                                                                       | Tamil Nadu |                      36 |                777 | 11-02-19         | 09-02-21                      | 31-03-25                             |                      75 |
|  1288 | 4L of Cholapuram - Thanjavur section from km 116.4 to km 164.275 of Old NH-45C                                                                                                                                                           | Tamil Nadu |                      48 |               1680 | 06-09-18         | 04-09-20                      | 30-09-24                             |                      93 |
|  1289 | Melur - Pilayarpatti - Karaikudi from km 99.920 of NH 38 to km 12.9 of NH 383 Ext.                                                                                                                                                       | Tamil Nadu |                      46 |               1104 | 16-03-20         | 15-03-22                      | 31-01-25                             |                      75 |
|  1290 | 4L of Sethiyathope -Cholapuram section from Km. 65.960 to Km. 116.440 section of NH-45 C (Pkg-II)                                                                                                                                        | Tamil Nadu |                      50 |               1785 | 16-08-18         | 14-08-20                      | 30-09-24                             |                      88 |
|  1291 | 6L of Sriperumbudur to Karaipettai from Km 37.000 to Km 71.015 of NH 48                                                                                                                                                                  | Tamil Nadu |                      34 |                820 | 24-05-19         | 22-05-21                      | 31-03-26                             |                      57 |
|  1292 | 4L Access Controlled Greenfield Highway section on NH-163G (Warangal-Khammam) from Venkatpur village in Warangal District at Design Ch. 150.240 Km to Thallasenkesa village in Mahabubabed District at Design Ch. 189.650 km(Package-II) | Telangana  |                      39 |               1093 | 19-04-24         | 19-04-26                      | 19-04-26                             |                       1 |
|  1293 | 4L of Karimnagar-Warangal section from km 49.500 to km 117.820 of NH-563                                                                                                                                                                 | Telangana  |                      68 |               2147 | 18-07-23         | 17-07-25                      | 18-07-25                             |                      37 |
|  1294 | Improvement of Geometrics of Thondupally to Kothur from Km 22.300 to Km 34.14 of                                                                                                                                                         | Telangana  |                      12 |                542 | 18-03-23         | 18-09-24                      | 18-09-24                             |                       0 |

| SN.   | Project Name                                                                                                                                     | State     | Total Length (in km.)   | TPC/TCC (in cr.)   | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   | Physical Progress (%)   |
|-------|--------------------------------------------------------------------------------------------------------------------------------------------------|-----------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|       | NH-44                                                                                                                                            |           |                         |                    |                  |                               |                                      |                         |
| 1295  | Improvement of Geometrics of Kalkallu to Gundla Pochanpalli from Km 454.00 to Km 471.00 of NH-44                                                 | Telangana | 17                      | 955                | 24-01-23         | 23-01-25                      | 31-12-25                             | 0                       |
| 1296  | 6L Access Controlled Greenfield Highway of Julekal village to Dinnedevarapadu village from Km 242.200 to Km 280.400 (Pkg-2)                      | Telangana | 38                      | 1228               | 04-01-23         | 03-01-25                      | 31-07-25                             | 22                      |
| 1297  | 6L Access Controlled Greenfield Highway of Nandinne village to Julekal village from Km 202.900 to Km 242.200 (Pkg-1)                             | Telangana | 39                      | 972                | 04-01-23         | 02-01-25                      | 30-06-25                             | 38                      |
| 1298  | Khammam-Devarapalle Pkg I [4L Access Controlled (Greenfield) from Thallampadu village to Somavaram village (Design Chainage 0+000 to 33+604)]    | Telangana | 34                      | 797                | 31-10-22         | 30-10-24                      | 31-03-25                             | 50                      |
| 1299  | Khammam-Devarapalle Pkg III [4L Access Controlled (Greenfield) from Chintagudem village to Recherla village (Design Chainage 63+117 to 105+236)] | Telangana | 42                      | 830                | 27-09-22         | 26-09-24                      | 20-03-25                             | 57                      |
| 1300  | Khammam-Devarapalle Pkg II [4L Access Controlled (Greenfield) from Somavaram village to Chintagudem village (Design Chainage 33+604 to 63+117)]  | Telangana | 30                      | 616                | 13-09-22         | 12-09-24                      | 31-03-25                             | 51                      |
| 1301  | 6L of existing 4L from Gundlapochampally to Bowenpally from km 471.300 to km 481.331 of NH-44                                                    | Telangana | 10                      | 522                | 01-08-22         | 22-07-24                      | 31-05-25                             | 4                       |
| 1302  | 4L of Kodad (Design Km 0.00/Existing Km 185.00 of NH-65) to Khammam (Design Km 31.800/Existing Km 29.400) of NH-365A                             | Telangana | 32                      | 1149               | 15-01-22         | 31-05-24                      | 31-08-24                             | 89                      |

|   SN. | Project Name                                                                                                                                                               | State         |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|  1303 | 4L from Devinagar Bypass (End) (Existing Km. 208.000 of NH 530B/Design Km. 66.000) to Kasganj Bypass (End) (Existing Km.150.100 of NH 530B/ Design Km. 123.100) of NH 530B | Uttar Pradesh |                      58 |               2290 | 06-06-24         | 05-06-26                      | 05-06-26                             |                       0 |
|  1304 | Meerut - Najibabad from km. 39.24 to km. 86.59 of NH-119 (Pkg-II)                                                                                                          | Uttar Pradesh |                      40 |               2158 | 20-05-24         | 20-05-26                      | 19-06-26                             |                       5 |
|  1305 | 4L of Kashipur Northern side spur connecting NH-734 & NH-121 (Pkg-III)                                                                                                     | Uttar Pradesh |                      14 |                936 | 15-03-24         | 14-09-25                      | 14-09-25                             |                       0 |
|  1306 | 4L of Moradabad-Thakurdwara-Kashipur Section from Km. 0.000 to Km. 38.77 of NH- 734 (Pkg-II)                                                                               | Uttar Pradesh |                      39 |               2007 | 15-03-24         | 14-03-26                      | 14-03-26                             |                       0 |
|  1307 | 4-laning of Pilibhit - Sitarganj from Km. 32.500 to Km. 70.800 (Pkg-2) of NH-30                                                                                            | Uttar Pradesh |                      38 |               3012 | 14-03-24         | 13-03-26                      | 12-03-26                             |                       0 |
|  1308 | 4L of Bareilly-Pilibhit-Sitarganj from Km. 0.000 to Km. 32.500 of NH-30 (Pkg-1)                                                                                            | Uttar Pradesh |                      33 |               3012 | 14-03-24         | 13-03-26                      | 12-03-26                             |                       1 |
|  1309 | Improvement and Up-Gradation of Existing Road to 4L PS from Km 88.750 to 123.650, from Start of Shahjahanpur Bypass to start of Shahabad bypass of NH 731(Pkg.-2A)         | Uttar Pradesh |                      35 |                877 | 19-01-24         | 18-01-26                      | 18-01-26                             |                       6 |
|  1310 | 4L Green Field Northern - East side Gorakhpur Bypass (26.616 Kms) starting from NH-29E (Chainage 83.308) and end at NH-28 (Chainage 285.100)                               | Uttar Pradesh |                      27 |               1974 | 03-01-24         | 02-01-26                      | 02-01-26                             |                      20 |
|  1311 | 4 Lane Inner Ring Road around Allahabad City Pkg-2 (Prayagraj Southern Bypass 43.200 - 50.860)                                                                             | Uttar Pradesh |                       8 |               1378 | 19-12-23         | 15-06-26                      | 18-06-26                             |                       9 |
|  1312 | 4L Prayagraj Greenfield By-pass from design Km 50+860 (near Nibi Kala Uperhar) to design Km 64+763 on NH-19 (near Khodaypur Kasgaon) including Interchange                 | Uttar Pradesh |                      15 |               1018 | 28-12-23         | 26-03-25                      | 27-12-25                             |                      28 |

| SN.   | Project Name                                                                                                                                                                                                          | State         | Total Length (in km.)   | TPC/TCC (in cr.)   | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   | Physical Progress (%)   |
|-------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|       | loop at NH-19                                                                                                                                                                                                         |               |                         |                    |                  |                               |                                      |                         |
| 1313  | Widening of Raebareli to Prayagraj Section from Km. 82.650 to Km. 161.450 of NH-30 and Link road from Km. 161.450 to Km. 641.350 (NH-2)                                                                               | Uttar Pradesh | 63                      | 1505               | 22-12-23         | 21-12-25                      | 21-03-25                             | 32                      |
| 1314  | Construction of Ring Road around Kanpur from Km.000 to Km. 23.325 (Chachendi Sachendi I to Maharajpur) (Package-I)                                                                                                    | Uttar Pradesh | 23                      | 1754               | 14-12-23         | 06-06-26                      | 06-06-26                             | 10                      |
| 1315  | Improvement and Up-Gradation of Existing Road to 4L PS from Km 123.650 to 175.080, from Start of Shahabad Bypass to End of Hardoi bypass of NH 731 (Pkg-2B)                                                           | Uttar Pradesh | 51                      | 1102               | 20-11-23         | 19-11-25                      | 19-11-25                             | 11                      |
| 1316  | Construction of Four Lane Highway from Ghazipur- Ballia-UP/Bihar State Border (Greenfield) section of NH-31: Package II [from Shahapur (km 42.500) to Pindari (km 78.150)] on EPC Mode in the state of Uttar Pradesh. | Uttar Pradesh | 36                      | 1494               | 27-10-23         | 26-10-25                      | 26-10-25                             | 15                      |
| 1317  | 4L of Moradabad western side spur connecting NH-734 & NH-24 from Km. 0.000 to Km. 33.200 (Pkg-I)                                                                                                                      | Uttar Pradesh | 34                      | 1842               | 19-09-23         | 17-09-25                      | 31-10-25                             | 20                      |
| 1318  | Strengthening of existing 4L Ayodhya Bypass Section from design Km. 121+ 600 to Km. 144+020 of NH 28 (New NH 27)(Pkg- 3)                                                                                              | Uttar Pradesh | 22                      | 526                | 08-09-23         | 08-03-25                      | 07-09-25                             | 50                      |
| 1319  | Construction of Four Lane Highway from Ghazipur- Ballia-UP/Bihar State Border (Greenfield) section of NH-31: Package III [from Pindari (km 78.150) to Rawalganj                                                       | Uttar Pradesh | 39                      | 1494               | 29-08-23         | 28-08-25                      | 28-08-25                             | 22                      |

| SN.   | Project Name                                                                                                                                                                                                          | State         | Total Length (in km.)   | TPC/TCC (in cr.)   | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   | Physical Progress (%)   |
|-------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|       | Bypass (Km 117.120)] on EPC Mode in the state of Uttar Pradesh.                                                                                                                                                       |               |                         |                    |                  |                               |                                      |                         |
| 1320  | Construction of Four Lane Highway form Ghazipur- Ballia-UP/Bihar State Border (Greenfield) section of NH-31: Package I [from Hridaipur (km 0.000) to Shahapur (km 42.500)] on EPC Mode in the state of Uttar Pradesh. | Uttar Pradesh | 43                      | 1706               | 03-07-23         | 02-07-25                      | 02-07-25                             | 29                      |
| 1321  | 6L full access control provisions in stretches from Saharanpur bypass to Ganeshpur section of NH-344 (package-1)                                                                                                      | Uttar Pradesh | 14                      | 112                | 03-07-23         | 02-07-24                      | 30-09-24                             | 79                      |
| 1322  | Construction of Four Lane Highway from Ghazipur- Ballia-UP/Bihar State Border (Greenfield) section of NH-31: Package IV [from Buxur Spur of length km 17.270 on EPC Mode in the state of Uttar Pradesh.               | Uttar Pradesh | 17                      | 618                | 15-06-23         | 14-06-25                      | 14-06-25                             | 34                      |
| 1323  | Construction & upgradation of carriageway km 180.200 to 188.700 of Raebareli - Prayagraj section of NH-30 (Old NH-24B)                                                                                                | Uttar Pradesh | 9                       | 87                 | 08-05-23         | 07-05-24                      | 31-08-24                             | 65                      |
| 1324  | 4L (Greenfield) Western Side spur of Rampur-Rudrapur Section from Km 0.000 to Km 13.700 connecting NH-24 to NH-87 bypassing rampur town                                                                               | Uttar Pradesh | 14                      | 646                | 02-05-23         | 02-11-24                      | 31-03-25                             | 19                      |
| 1325  | 6L access Controlled Greenfield Highway from Gogwan Jalalpur (Shamli) to Ranipur Barsi (Saharanpur) of Shamli -Ambala section (Package-I) (Design Ch. Form km 00.600 to km 45.500)                                    | Uttar Pradesh | 45                      | 1844               | 17-05-23         | 16-05-25                      | 15-05-25                             | 28                      |

|   SN. | Project Name                                                                                                                                               | State         |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|------------------------------------------------------------------------------------------------------------------------------------------------------------|---------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|  1326 | 4L from Mathura Bypass (Start) at Existing Km. 154.20 of NH-44 to Gaju Village at Km 32.982 of NH-530B (Pkg-IB)                                            | Uttar Pradesh |                      33 |               1722 | 20-03-23         | 19-03-25                      | 19-03-25                             |                      52 |
|  1327 | Construction of left out portion of Agra Inner Ring Road connecting village Deori to NH-44 village Bad from Km. 0.000 to Km. 7.772                         | Uttar Pradesh |                       8 |                879 | 20-03-23         | 19-09-24                      | 19-03-25                             |                      63 |
|  1328 | 6L of Agra Bypass (Northern) connecting Km. 174.500 of NH-2 (new NH-19) to Km. 141.000 of Yamuna Expressways                                               | Uttar Pradesh |                      13 |                958 | 25-02-23         | 22-02-25                      | 31-03-25                             |                      75 |
|  1329 | 6L Flyover with slip road along NH-44 at junction of NH 530B at start point - Km. 0.000 of Mathura Bypass at existing Km. 154.200 of NH-44 (Pkg-1A)        | Uttar Pradesh |                       1 |                 99 | 15-02-23         | 07-08-24                      | 31-12-24                             |                      73 |
|  1330 | 6L Elevated Kanpur - Lucknow (Exeressway) Pkg-1 from Km. 10+980 to Km. 28+500                                                                              | Uttar Pradesh |                      18 |               1973 | 01-02-23         | 30-07-25                      | 30-07-25                             |                      53 |
|  1331 | 4L Spur of Meerut-Garh-Mukteshwar section connecting NH-119 and NH-58 bypassing Meerut Town of NH 709 A                                                    | Uttar Pradesh |                      13 |                992 | 17-02-23         | 16-02-25                      | 16-02-25                             |                      35 |
|  1332 | 4L of Sonauli - Gorakhpur                                                                                                                                  | Uttar Pradesh |                      80 |               2556 | 06-03-23         | 05-03-25                      | 31-08-25                             |                      28 |
|  1333 | 4L Spur of Shamli-MuzzafarNagar connecting NH-709AD (Panipat-Shamli- Muzaffarnagar) and NH-58 (Meerut - Roorkee) bypassing Muffarnagar Town                | Uttar Pradesh |                      11 |                376 | 10-02-23         | 05-09-23                      | 31-12-24                             |                      72 |
|  1334 | Improvement and Up-Gradation of Existing Road to 2/4L PS from Km 40.000 to 88.750, start of Khutar bypass to start of Shahjahanpur bypass of NH 731(Pkg-I) | Uttar Pradesh |                      49 |                788 | 03-02-23         | 02-02-25                      | 02-02-25                             |                      65 |

|   SN. | Project Name                                                                                                                                             | State         |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|----------------------------------------------------------------------------------------------------------------------------------------------------------|---------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|  1335 | Improvement and Up-Gradation of Existing Road to 4L PS from Km 175.080 to 229.070, from End of Hardoi Bypass to End of Hardoi District of NH 731 (Pkg-3) | Uttar Pradesh |                      54 |               1139 | 07-01-23         | 07-07-25                      | 07-07-25                             |                      81 |
|  1336 | 4L Spur of Panipat - Shamli connecting NH- 709AD (Panipat - Shamli - Muzaffarnagar) and NH-709A (Karnal - Meerut) bypassing Shamli district (UP)         | Uttar Pradesh |                       8 |                516 | 14-10-22         | 13-10-24                      | 31-07-24                             |                      69 |
|  1337 | 4L from Gaju Village at Km. 32.982 to Devinagar Bypass (End) at Km. 208.000 of NH-530B (Pkg-1C).                                                         | Uttar Pradesh |                      33 |               1385 | 02-01-23         | 01-01-25                      | 01-01-25                             |                      79 |
|  1338 | 6L Greenfield Kanpur - Lucknow (Expressway) Pkg II from km. 28.500 to km. 73.744                                                                         | Uttar Pradesh |                      45 |               2472 | 10-11-22         | 08-05-25                      | 08-05-25                             |                      57 |
|  1339 | 4L Bypasses for Jagatpur, Babuganj, Unchahar, Alapur Bypass, and Sai river bridge of Raebareli- Prayagraj section of NH-30                               | Uttar Pradesh |                      24 |               1078 | 01-12-22         | 30-11-24                      | 30-11-24                             |                      59 |
|  1340 | 4L Rampur Bypass from Km. 181.000 to Km. 189.500                                                                                                         | Uttar Pradesh |                      10 |                364 | 14-10-22         | 16-04-24                      | 28-02-25                             |                      59 |
|  1341 | Improvement and Up-Gradation of Existing Road to 4L PS from Km 229.070 to 260.800, End of Hardoi District to Lucknow Ring road of NH 731 (Pkg-4)         | Uttar Pradesh |                      32 |                576 | 24-10-22         | 23-10-24                      | 31-03-25                             |                      56 |
|  1342 | 6L access controlled Greenfield highway of Junction of EPE (Vill.-Mavikalan) to Vill.- Lohadda from Km. 0.000 to Km. 27.000 (Pkg-1)                      | Uttar Pradesh |                      27 |               1602 | 02-09-22         | 02-09-24                      | 02-09-24                             |                      60 |
|  1343 | 6L access control Greenfield highway of Vill-Lohadda to Vill-Karaunda Mahajan from Km. 27.000 to Km. 56.500 (Pkg-2)                                      | Uttar Pradesh |                      30 |               1335 | 02-09-22         | 02-09-24                      | 02-09-24                             |                      53 |

|   SN. | Project Name                                                                                                                       | State         |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|------------------------------------------------------------------------------------------------------------------------------------|---------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|  1344 | 6L access control Greenfield highway of Vill-Khyawari to Vill-Latifpur at Saharanpur Bypass from Km. 82.000 to Km. 119.790 (Pkg-4) | Uttar Pradesh |                      38 |               1428 | 02-09-22         | 02-09-24                      | 02-09-24                             |                      57 |
|  1345 | 6L access control Greenfield highway of Vill-Karaunda Mahajan to Vill-Khyawari from Km. 56.500 to Km. 82.000 (Pkg-3)               | Uttar Pradesh |                      26 |               1160 | 02-09-22         | 02-09-24                      | 02-09-24                             |                      95 |
|  1346 | Construction of 4L Connector from Delhi Meerut Expressway (Km 50.000 of Pkg IV) to Km 8.520 of NH-235 (Pkg-5)                      | Uttar Pradesh |                      15 |               1081 | 30-03-22         | 29-03-24                      | 30-04-25                             |                      25 |
|  1347 | Muzzafarnagar - Miranpur                                                                                                           | Uttar Pradesh |                      27 |                929 | 04-04-22         | 03-04-24                      | 31-10-24                             |                      97 |
|  1348 | 2L PS of Raebareli - Jagdishpur with 4L Jagdishpur Bypass Spur                                                                     | Uttar Pradesh |                      46 |                706 | 07-01-22         | 06-01-24                      | 31-10-24                             |                      94 |
|  1349 | Bijnor-Kotawali                                                                                                                    | Uttar Pradesh |                      22 |                301 | 01-11-21         | 02-05-23                      | 02-12-24                             |                      66 |
|  1350 | Garhmukteshwar (km. 83.200 of NH-24) to Meerut (km. 9.860 of NH-235) including connector to NH-119                                 | Uttar Pradesh |                      50 |               3348 | 10-10-21         | 04-04-24                      | 30-06-25                             |                      47 |
|  1351 | DL/UP Border - EPE Crossing (Pkg-02)                                                                                               | Uttar Pradesh |                      16 |               2003 | 11-05-21         | 15-08-24                      | 15-08-24                             |                      96 |
|  1352 | Varanasi Ring Road (Pkg-II) connecting Sandaha Village (km 11.70 / NH-29) with Revasa Village (km 818.80 / NH-2)                   | Uttar Pradesh |                      27 |               1992 | 15-02-19         | 28-05-25                      | 31-08-24                             |                      85 |
|  1353 | Varanasi Gorakhpur Section Packege IV from km. 149.540 to km. 215.160 (Mau- Gorakhpur)                                             | Uttar Pradesh |                      66 |               2967 | 10-04-17         | 07-10-19                      | 31-10-24                             |                      95 |
|  1354 | Hapur Bypass -Moradabad including Hapur Bypass (km 50.00 - km 148.277)                                                             | Uttar Pradesh |                     100 |               1372 | 28-05-19         | 22-11-21                      | 31-12-24                             |                      98 |
|  1355 | Balance Work of Bareilly - Sitapur Section from km. 262.00 to km. 419.590                                                          | Uttar Pradesh |                      59 |                925 | 17-12-19         | 08-03-24                      | 31-08-24                             |                      99 |

|   SN. | Project Name                                                                                                                                                               | State         |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|  1356 | Shamli Byapss- Saharanpur from km 92.2 to km 155.025                                                                                                                       | Uttar Pradesh |                      63 |                779 | 30-09-19         | 28-09-21                      | 31-07-24                             |                      91 |
|  1357 | 2L PS of Najibabad Kotdwar section from 112.575 to Km. 138.635 of NH 119                                                                                                   | Uttarakhand   |                      16 |                189 | 06-03-24         | 07-09-25                      | 07-09-25                             |                       0 |
|  1358 | 4L Rudrapur bypass from km. 0.00 to km. 21.476                                                                                                                             | Uttarakhand   |                      21 |               1052 | 12-01-24         | 11-01-26                      | 11-01-26                             |                      22 |
|  1359 | 4L Poanta Saheb-Mednipur from Km. 435.65 to km. 458.65 of NH-07(Pkg-1)                                                                                                     | Uttarakhand   |                      19 |                525 | 01-05-23         | 01-05-25                      | 30-06-25                             |                      41 |
|  1360 | Balance works of 4-Lanning of Rampur- Kathgodam Section of NH-87 (New NH No. 09) from Km. 0.000 (Km 190.000 of NH-24) to Km 42.791 (design Chainage Km 43.446) (Package-I) | Uttarakhand   |                       6 |                257 | 17-02-23         | 16-02-24                      | 31-12-24                             |                      62 |
|  1361 | Access road/bridge connectivity from NH- 09 at km.40 near Jagbuda Bridge (India) to Boundary pillar no. 802/11 of Indo-Nepal Border                                        | Uttarakhand   |                       5 |                217 | 03-03-23         | 01-09-24                      | 31-03-25                             |                      52 |
|  1362 | 4L Medinipur to Ballupur from Km. 458.65 to Km. 487.65 of NH-07(Pkg-2)                                                                                                     | Uttarakhand   |                      26 |               1093 | 18-02-23         | 17-02-25                      | 30-05-25                             |                      51 |
|  1363 | 4/6L of Spur to Haridwar (Greenfield) from Km. 0.000 to Km. 50.70                                                                                                          | Uttarakhand   |                      51 |               2156 | 20-02-23         | 19-02-25                      | 31-08-25                             |                      41 |
|  1364 | 4L of Najibabad Bypass from Km. 105.423 to Km. 118.373 (excluding 2.45 Km. of NH- 74 Bypass) of NH-119                                                                     | Uttarakhand   |                      11 |                578 | 20-12-22         | 20-06-24                      | 30-11-24                             |                      76 |
|  1365 | 6L with access control provision Saharanpur bypass to Ganeshpur section from 13.89 Km to 41.820 Km of Delhi- Dehradun Economic Corridor (package-2)                        | Uttarakhand   |                      28 |                797 | 04-11-22         | 03-11-24                      | 31-03-25                             |                      47 |
|  1366 | Upgradation and 4L of Haridwar Bypass from Km 0.000 (Km 188.100 of NH-58) to                                                                                               | Uttarakhand   |                      15 |               1603 | 31-10-22         | 29-10-24                      | 30-09-25                             |                      44 |

| SN.   | Project Name                                                                                                                                                                                                     | State       | Total Length (in km.)   | TPC/TCC (in cr.)   | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   | Physical Progress (%)   |
|-------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|       | Km. 15.100 (Km 5.100 of NH 74) (PKg-1)                                                                                                                                                                           |             |                         |                    |                  |                               |                                      |                         |
| 1367  | 4L of Haridwar - Nagina section (Design Ch. LME from km 13.829 to km 17.110 & km 26.077 to km 27.508 and Design Ch. RME from km 13.839 to km 17.120 & km 26.078 to km 27.509) of EUP mitigation measures on NH74 | Uttarakhand | 5                       | 184                | 31-08-22         | 27-02-24                      | 14-02-25                             | 46                      |
| 1368  | 6L access-controlled highway of Daat kali Tunnel - Dehradun of Ganeshpur - Dehradun section from km.16.380 to km.19.785 of NH-72A (Package-3)                                                                    | Uttarakhand | 3                       | 169                | 01-04-22         | 31-03-24                      | 30-08-24                             | 96                      |
| 1369  | 6L of access-controlled highway from Mohand to Daat kali Tunnel of Ganeshpur - Dehradun section from Km.8.30 to Km.16.380 of NH-72A (Package-2)                                                                  | Uttarakhand | 8                       | 990                | 07-10-21         | 07-10-23                      | 30-08-24                             | 94                      |
| 1370  | 6L access-controlled highway from (Ganeshpur) to(near Mohand) of Ganeshpur - Dehradun section from Km.0 to Km.8.3 of NH-72A (Package-1)                                                                          | Uttarakhand | 8                       | 836                | 07-10-21         | 07-10-23                      | 30-08-24                             | 94                      |
| 1371  | 4L of Haridwar-Nagina section from km. 0.00 to km. 71.614 of NH-74                                                                                                                                               | Uttarakhand | 72                      | 1659               | 24-01-18         | 22-07-20                      | 31-03-25                             | 79                      |
| 1372  | 6L Elevated Kona Expressway from Km. 0.145 to Km. 7.337 of NH-117                                                                                                                                                | West Bengal | 7                       | 1213               | 06-06-24         | 03-12-26                      | 03-12-26                             | 0                       |
| 1373  | 6L of Palsit - Dankuni from Km 588.870 to Km 652.700                                                                                                                                                             | West Bengal | 64                      | 2154               | 02-04-22         | 28-09-24                      | 28-09-24                             | 72                      |
| 1374  | 6L of Palsit-Panagarh from Km. 521.120 to Km. 588.870 of NH-19                                                                                                                                                   | West Bengal | 68                      | 2113               | 02-04-22         | 27-09-24                      | 27-09-24                             | 85                      |
| 1375  | 4L of Purulia Bypass section from Km 84.030 to Km 94.345 of NH-32                                                                                                                                                | West Bengal | 10                      | 558                | 05-02-22         | 08-08-23                      | 30-11-24                             | 88                      |

|   SN. | Project Name                                                                                                                                                                                                                                                                                     | State       |   Total Length (in km.) |   TPC/TCC (in cr.) | Appointed Date   | Original Date of Completion   | Revised/ Likely Date of Completion   |   Physical Progress (%) |
|-------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------|-------------------------|--------------------|------------------|-------------------------------|--------------------------------------|-------------------------|
|  1376 | Bridge over Ganga River at d/s of Farraka Barrage including Approaches connecting Farakka-Raiganj                                                                                                                                                                                                | West Bengal |                       5 |                622 | 20-12-18         | 18-12-21                      | 31-12-24                             |                      77 |
|  1377 | 2L PS of JH /WB Border (km. 70.524) - Purulia (km.84.400) & Purulia (km. 94.30) - Chandil (Junction with NH-33) (km. 153.705) of Old NH-32                                                                                                                                                       | West Bengal |                      73 |               1652 | 12-12-19         | 07-04-23                      | 31-12-24                             |                      91 |
|  1378 | Construction of realignment between Pandrass- Pashkyun (Total length 27.10 km) on road Zozila-Kargil -Leh (NH-1) to 2 lane specifications i.e. Drass alignment (9.30 km) Kharboo realignment (6.30 km) & Kargil alignment (11.50 km) under project Vijayak (BRO) in the UT of Ladakh on EPC Mode | UT Ladakh   |                      27 |                426 | 19-06-23         | 18-06-25                      | 30-06-25                             |                      15 |
|  1379 | Barwa Adda (Km. 398.240) to Panagarh (Km. 521.120)                                                                                                                                                                                                                                               | West Bengal |                     123 |               1495 | 01-04-14         | 26-09-16                      | 30-11-24                             |                      92 |

## ANNEXURE-II

ANNEXURE REFERRED TO IN REPLY TO PART (a) OF LOK SABHA STARRED QUESTION NO. 147 ANSWERED ON 01.08.2024 ASKED BY SHRI DINESH CHANDRA YADAV AND SMT. SANDHYA RAY REGARDING NH PROJECTS IN BIHAR AND WEST BENGAL

The  State/UT-wise  details  of  various  projects  of  this  Ministry,  including  Expressway  projects,  Greenfield  projects,  NH projects, that are awarded but not appointed / commenced

|   SN. | Project Name                                                                                                                                                         | State          |   Total Length |   TPC/ TCC | LOADate   |
|-------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------|----------------|------------|-----------|
|     1 | 2-lane ROB with approaches in lieu of existing L.C.NO. 41E at Km. 86/100 of NH-205(New NH-42) under Sethubharatham                                                   | Andhra Pradesh |           1.73 |         65 | 26-07-23  |
|     2 | Construction of Bypass Road to V Kota (km 333+400 to 340+900) and Byreddypalli town (Km 315+900 to 318+250) to two lane with 765                                     | Andhra Pradesh |           9.85 |        140 | 24-08-23  |
|     3 | Kurnool/Kadapa Border-Jammalamadugu section of NH-167K i.e. Design Ch. Km 248+010 to km 269+900 to 2                                                                 | Andhra Pradesh |          21.89 |        293 | 10-11-23  |
|     4 | Construction of Paderu bypass (Km 0+000 to Km 13+000) of 2- lane with paved shoulder on NH-516E                                                                      | Andhra Pradesh |          13    |        244 | 12-03-24  |
|     5 | Rehabilitation & Upgradation from km 0/000 to 18/000 of Mydukur to Mudireddypalli Section of NH-167B two lane with paved shoulder                                    | Andhra Pradesh |          18    |        135 | 12-03-24  |
|     6 | Upgradation of Davualapally to Mallapalem Section Km 133+922 to Km 154+216 of NH-565 to 2 Lane PS                                                                    | Andhra Pradesh |          20.29 |        394 | 15-03-24  |
|     7 | Rehabilitation and upgradation from Km 22+300 to 58+635 of MudireddyPalle to Kadapa/Nellore Border via porumamilla Section of NH 167 Two Lane with paved Shoulder in | Andhra Pradesh |          36.34 |        279 | 06-10-22  |

|   8 | One time improvement for bypass reach of Muddanur town from Km.523+500 to 526+200 of NH-67 in the state of Andhra Pradesh under NH(O) on EPC Mode.                                                                                                 | Andhra Pradesh   |   2.70 |   11 | 27-06-24   |
|-----|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------------|--------|------|------------|
|   9 | One time improvement to the road in Bypassed stretch of NH 544E via Overlay from Km 58/970 to Km 62/980 (Madakasira town limits) of Kandikonda-Madakasira- Sira Road in the State of Andhra Pradesh under NH (O) for the year 2023-24 on EPC mode. | Andhra Pradesh   |   4.01 |   14 | 03-07-24   |
|  10 | Construction of Kanigiri Bypass on NH-565 from Km 261+700 to Km 267+200 to Two Lane with Paved shoulders in the State of Andhra Pradesh through EPC mode Under Action Plan 2023-24                                                                 | Andhra Pradesh   |   5.5  |   70 | 16-07-24   |
|  11 | One time improvement of bypassed stretches of NH- 216 from Km. 129/927 to Km. 147/885 Repalle Bypass Km. 149/895 to Km. 152/390 Kanagala Bypass and Km. 165/279 to Km. 168/620 Chandole Bypass                                                     | Andhra Pradesh   |  23.79 |   21 | 15-07-24   |
|  12 | Construction and pre construction activity of Katihar bypass on NH 81 to 4-lane with paved shoulder standred in state of Bihar (Job No- NH 81/Bihar/ 2022- 2023/63)                                                                                | Bihar            |   4.7  |  233 | 27-04-23   |
|  13 | Widening from 2-lane to 4- lane of km 92.935(starting point of old NH 82) to 99.685 km ( End Point of Gaya Bypass of NH- 33) of NH â€' 120( Total Length = 6.750 km) on EPC mode in the state of Bihar.                                            | Bihar            |   6.75 |   63 | 07-07-23   |
|  14 | Improvement to two lane with paved shoulder of Sarwan â€' Chakai upto NH-333 from km 0.00 to Km 15.972(Total length 15.972km) of NH 333C on EPC mode in the State of Bihar                                                                         | Bihar            |  15.97 |  110 | 20-10-23   |
|  15 | Improvement to Two lane with Paved Shoulder from Junction of NH22 near Hajipur to Junction of NH -122 at Bachhwara via Mahnar and Mohiuddin Nagar from Km 0.00 to Km 29.730 of NH 122 B in the State of Bihar.                                     | Bihar            |  29.73 |  226 | 05-03-24   |

|   16 | construction of Four-Lane of chausa-Buxar Bypass from Km 45.000 to Km 65.915 (Package - 2) in the State of Bihar on EPC Mode.                                                                                                                                                                  | Bihar   |   20.92 |   1060 | 11-03-24   |
|------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|---------|--------|------------|
|   17 | Construction of 4 Lane ROB and its approaches at the level crossing (LC No 29 â€' B) of Km 29 (Ekangarsarai) at NH â€' 110 (New NH 33) & Railway Km 32.63 at Fatwa (FUT) Islampur (IPR) section in the state of Bihar on EPC mode.                                                             | Bihar   |    0.01 |    201 | 07-03-24   |
|   18 | Pre-Construction activities from Km 134.000 to Km 190.233 of NH-333A and Construction of 4 no. of Bypasses at Katoria, Lakhpura, Banka & Panjwara (total length-14.359 Km) to two lane with paved shoulders standard in State of Bihar.                                                        | Bihar   |   14.36 |    479 | 11-03-24   |
|   19 | Construction to two laniong with paved shoulder of Daudnagar Bbypass,Nasriganj Bypass and Dawath Bypass of NH â€' 120 in the state of Bihar on EPC mode(job No. NH â€' 120/BR/2022-23/69)                                                                                                      | Bihar   |    5.54 |    128 | 12-03-24   |
|   20 | Improvement to two lane with paved shoulders of BH WBBorder Amdabad Manihari section from design Km 0.000 to Km 23.945 of NH 131 A Total length 23.945 Km under EPC mode in the state of Bihar                                                                                                 | Bihar   |   23.94 |    353 | 07-03-24   |
|   21 | Pre - construction sctivities from km 0.00 to km 53.133 of Nh - 105(New NH - 527B) and construction of 4 lane with paved shoulder of Darbhanga ( Dilli More) - Banwari Patti from km 0.00 to km 14.95(Package - 1) in the State of Bihar.(Job No. Nh- 105/BR/2022- 2023/76)                    | Bihar   |   14.95 |    992 | 05-03-24   |
|   22 | Improvement and Up gradation to four lane with Paved shoulder configuration from Existing Km 0+000 to Km 39+500 (design km (0+500) to Km 40+342, Design length km) of NH â€' 227A ( near Mehrauna Ghat(UP â€' Bihar Border) to Siwan on the state of Bihar on Hybrid Annuity Model (HAM) basis | Bihar   |   40.84 |   1661 | 11-03-24   |

|   23 | Estimate for Improvement to two lane with paved shoulder from Ramnagar to Roseda from (km 3.500 to 43.000) of NH 527 E on EPC mode in State of Bihar                                                                                                                                                               | Bihar        |   39.50 |   495 | 25-07-22   |
|------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------------|---------|-------|------------|
|   24 | Construction of 2 Lane with paved shoulder for improvement of geometry from km.50.290 to 53.300 of NH-353 on EPC basis in the State of Chhattisgarh.                                                                                                                                                               | Chhattisgarh |    3.01 |    15 | 13-04-23   |
|   25 | Upgradation of Ambikapur â€' Ramanujganj - Garhwa Road NH 343 of Package-I, Rajpuri Khurd Village to Padih Village section from existing km 7.830 to km 57.650 (Design Ch. 13.700 to Ch. 62.700) of total length 49.00 km to two lane with paved shoulders under EPC mode in the state of Chhattisgarh             | Chhattisgarh |   49    |   397 | 24-05-23   |
|   26 | Upgradation of Ambikapur-Ramanujganj-Garwa road of NH-343, Package-III, Badki mahri village to Ramanujganj section from existing km 80.600 to km 110.330 (Design Ch. 85.370 to Ch. 114.800) of total length 29.430 km to two lane with paved shoulders udner corridor scheme under EPC Mode in the of Chhattisgarh | Chhattisgarh |   29.43 |   199 | 06-10-23   |
|   27 | "Construction of H.L. Bridge on Kosanala at km.306.00 and Construction (Repairing) of H.L. Bridge on Kharun River at km. 283.400 of NH-53 the State of Chhattisgarh on EPC mode."                                                                                                                                  | Chhattisgarh |    0.01 |    25 | 16-02-24   |
|   28 | Detailed Estimate for construction of 2-Lane R.O.B. on Raipur to Mahasamund road at Km 2+200 (From Ch. 1800 to 2800 ) of N.H.-353 (old NH2L7l at UC No. RV- 30 on Raipur -Vishakhapatnam Railway Line near Belsonda in the state of Chhattisgarh.                                                                  | Chhattisgarh |    0.01 |    59 | 16-02-24   |

|   29 | Construction of Two lane with paved shoulder of three bypasses viz., Ambikapur Bypass (from Design Ch. Km. 373.505 to Km. 388.700), Sitapur Bypass (from Design Ch. Km 436.030 to Km 439.400) & Patthalgaon Bypass (from Design Ch. Km 466.600 to Km 469.200) of Ambikapur-Patthalgaon Section of Katni-Gumla Road NH-43 on Engineering, Procurement & Construction (EPC) mode in the State of Chhattisgarh.   | Chhattisgarh      |   21.17 | 229   | 04-03-24   |
|------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------------|---------|-------|------------|
|   30 | Construction of Ambikapur Bypass (from Sanjaynagar to RajpuriKhurd on Ambikapur- Ramanujganj-Garhwa Road of NH -343(Design Ch. Km. 0+000 to km Ch.13+700) to two lanes with paved shoulder configuration on Engineering. Procurement & Construction (EPC) Mode in the State of Chhattisgarh.                                                                                                                   | Chhattisgarh      |   13.7  | 144   | 07-03-24   |
|   31 | Improvement of Crust & Strengthening work of Raipur- Durg 4- Lane (including improvement of Junction) in km. 281.00 to 307.600 of NH-53 (Old NH-06) in the State of Chhattisgarh                                                                                                                                                                                                                               | Chhattisgarh      |   20.4  |       | 21-06-24   |
|   32 | Reconstruction of Minor bridge at km .99.800 to km 100.600 (Geedam Nala) & Major bridge at km 59.000 to km . 59.600 (Guter Naalla) on NH_30 (Old NH-221) in the state of                                                                                                                                                                                                                                       | Chhattisgarh      |    0.01 | 20    | 21-02-22   |
|   33 | Overlaying of carpet along with safety measures and painting for New and Old Mandovi bridge on NH-66                                                                                                                                                                                                                                                                                                           | Goa               |    0.01 | 7     | 25-06-24   |
|   34 | One time improvement of bypassed sections between Km 485.300 to Km 485.800 and Km 486.600 to Km 487.950 on NH-66                                                                                                                                                                                                                                                                                               | Goa               |    2.39 | 7     | 25-06-24   |
|   35 | Improvement of existing 'S' curves between Km 13/570 to Km 14/500 on NH-566 (Road Safety)                                                                                                                                                                                                                                                                                                                      | Goa               |    1.16 | 13    | 25-06-24   |
|   36 | Construction of 4 lane with paved shoulder (Pattan bypass) Greenfield bypass from existing Ch. Km 24+320 to Km 33+760 and Design Ch. from Km 24+400 to Km 35+300, total length= 10.900 km on road Srinagarâ€'Baramulla â€' Uri (NH-01) in the UT of Jammu & Kashmir under Project BEACON, Border Roads Organization (BRO) on EPC mode. (Package- II)                                                           | Jammu and Kashmir |   10.9  | 980   | 01-02-24   |

|   37 | Construction of 2 lane with paved shoulders (Baramulla Bypass) Greenfield bypass from existing Ch. Km 47+020 to Km 56+720 and Design Ch. From 48+500 to 62+600 (Total length= 14.100 km) on road Srinagarâ€' Baramulla â€' Uri (NH-01) in the UT of Jammu & Kashmir under Project.(Package-III)               | Jammu and Kashmir   |   14.10 |   992 | 01-02-24   |
|------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------------------|---------|-------|------------|
|   38 | Rehabilitation and upgradation to 2 lane with paved shoulder from existing chainage Km 166.100 to Km 192.98 (design chainage Km 146.700 to Km 162.800) under 31 BRTF on Akhnoor-Poonch Road (NH-144A) (Package-VII)                                                                                           | Jammu and Kashmir   |   16.1  |   735 | 14-02-24   |
|   39 | Widening and strengthening to 2 lane with paved shoulder from existing Ch. Km 56+720 to Km 100+820 and Design Ch. From Km 62+600 to Km 106+360 (Total Length=43.760 Km) on SRINAGAR - BARAMULA â€' URI(NH-01) in the UT of Jammu & Kashmir under project BEACON, Border Roads Organization (BRO) on EPC mode. | Jammu and Kashmir   |   43.76 |   702 | 28-02-24   |
|   40 | Widening and Strengthening of Rafiabad-Kupwara- Chowkibal-Tangdhar-Chamkot (NH-701) road from design Ch. From 0+000 to 51+000 to two lanes with paved shoulders under Project Beacon in the UT of Jammu & Kashmir on EPC mode (Package-I).                                                                    | Jammu and Kashmir   |   51    |  1405 | 01-07-24   |
|   41 | Construction of ROB at km 154.831 of NH-75E (LC No.RBK-21) in the State of Jharkhand.                                                                                                                                                                                                                         | Jharkhand           |    1.71 |    92 | 09-01-23   |
|   42 | Construction of ROB at km 160.327 of NH-75E(LC No.RBK-24) in the State of Jharkhand.                                                                                                                                                                                                                          | Jharkhand           |    1.91 |    97 | 09-01-23   |
|   43 | Construction of ROB at km 164.444 of NH-75E (LC No.RBK-26) in the State of Jharkhand.                                                                                                                                                                                                                         | Jharkhand           |    2.17 |    98 | 09-01-23   |
|   44 | Construction of ROB at km 168.954 of NH-75E (LC No.RBK-30) in the State of Jharkhand .                                                                                                                                                                                                                        | Jharkhand           |    1.83 |   100 | 09-01-23   |
|   45 | Construction of bypass around Chatra Town on NH-22 (old NH-99) in the state of Jharkhand under EPC Mode                                                                                                                                                                                                       | Jharkhand           |   14.23 |   235 | 24-11-23   |

|   46 | Construction of Simariya Bypass (2-Lane with paved shoulder) from Banasandi Village at kin 99+620 to near Banhe Village at kin 103+350 in the State of jharkhand on EPC mode.                                                                                                                  | Jharkhand   |   3.17 | 36   | 30-11-23   |
|------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------|--------|------|------------|
|   47 | Construction of 2- Lane with paved shoulder from km 56.45 (Dharampur More) to 93.050 Pakur of NH-333A in the State of Jharkhand on EPC mode                                                                                                                                                    | Jharkhand   |  36.6  | 256  | 12-01-24   |
|   48 | Construction of ROB at km 11 of NH-419 at Chittranjan (LC No. 5SPL/E)                                                                                                                                                                                                                          | Jharkhand   |   0.85 | 38   | 30-01-24   |
|   49 | Construction of ROB at km 209 of NH-114A near Jagdishpur (LC No.5/B/E) in the State of Jharkhand on EPC mode.                                                                                                                                                                                  | Jharkhand   |   1.23 | 30   | 16-03-24   |
|   50 | Construction of 2- Lane with paved shoulder from Runarayanpur to Pokharia more [Existing Km 8.56 (Design Km 8.56) to Existing Km 41.530 (Design Km 38.656) and Existing Km 43.400 (Design Km 40.456) to Existing Km. 49.620 (Design Km 46.375) of NH-419 in the State of Jharkhand on EPC mode | Jharkhand   |  36.01 | 360  | 15-03-24   |
|   51 | Rehabilitation of Bridge over Danro river on NH 343                                                                                                                                                                                                                                            | Jharkhand   |   0.19 | 1    | 29-02-24   |
|   52 | Widening/Strengthening work from km 242.450 to 251.400 of NH 114A in the State of Jharkhand under EPC mode.                                                                                                                                                                                    | Jharkhand   |   8.95 | 18   | 26-06-24   |
|   53 | Widening to two lane with paved shoulders from Km 0.00 to 102.310 (Design Chainage) of NH-548B (Murrum-Maharashtra Border) in the State of Karnataka                                                                                                                                           | Karnataka   | 102.31 | 957  | 01-08-23   |
|   54 | "Widening to Two Lane with Paved Shoulders from Km 0.00 (Design Chainage 0.00) to Km 23.338 (Design Chainage 23+310) of NH-166E (MH/KNT Border- Kanamadi- Bijjargi- Tikota section) in the state of Karnataka in EPC Mode under Annual plan 2022-23 NH-166E-KNT-2022-23-974 dated 21.02.2023"  | Karnataka   |  23.31 |      | 04-12-23   |
|   55 | "Construction of Srinivasapura Bypass from existing Km 453.890 (Design Ch. 0+000) to existing Km 461.450 (Design Ch 10+080) on NH-69 in the State of Karnataka Under NH (O) in EPC mode under Annual Plan 2022-23 NH-69-KNT-2022-23-966 dated 22.11.2022"                                      | Karnataka   |  10.1  |      | 29-02-24   |

|   56 | "Construction of Yadgiri Bypass from Km. 70.900 to Km. 79.650 (Design chainages) of NH-150 in the state of Karnataka under NH (O) on EPC mode under Annual Plan 2022-23 NH-150-KNT-2022-23-968 dated 07.12.2022"                                                                                                     | Karnataka      |   8.80 |   136 | 01-03-24   |
|------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------|--------|-------|------------|
|   57 | "Widening to 2L+PS from Km 67 to Km 115 on Kadur- Hosadurga section NH 173 in the state of Karnataka NH-173-KNT-2022-23-980 dated 13.03.2023"                                                                                                                                                                        | Karnataka      |  48    |   472 | 04-03-24   |
|   58 | Widening of existing 2 lane to 4 lane with paved shoulder from Designed km 25.15 to km 56.70 (Except Km 52.70 to 53.50) of NH-169 ( Nellisara Camp to Thirthahalli ) of NH-169 on Shimoga-Mangalore section in the state of Karnataka on EPC mode under Annual plan 2022-23 NH-169-KNT-2022-23-978 dated 08.03.2023  | Karnataka      |  30.75 |   539 | 08-03-24   |
|   59 | "Construction of Maski Bypass (Starts at existing Km 144.220 and ends at existing Km 151.760) and Sindhanur Bypass (Starts at existing Km 168.370 and ends at existing Km 180.800 ) on NH 150A in the State of Karnataka under NH(O) on EPC mode under Annual Plan 2022-23 NH-150A-KNT-2022-23-981 dated 13.03.2023" | Karnataka      |  20.1  |   407 | 13-06-24   |
|   60 | "Widening to Two Lane with Paved Shoulders From Km 235.000 To 254.800 of Sindigeri-Bellary Section on NH-150A in the State of Karnataka Under NH(O) on EPC Mode Under Annual Plan 2022-23 NH-150A- KNT-2022-23-983 dated 21.03.2023"                                                                                 | Karnataka      |  19.8  |   120 | 11-07-24   |
|   61 | Upgradation of Goras to Shyampur Road section of NH-552 Ext., from Design Chainge 48.400 to 111.800 Km (Total length 63.40 km) to two lane with paved shoulder configuration along with One time improvement of 8.91 km in the state of Madhya Pradesh on EPC mode                                                   | Madhya Pradesh |  63.4  |   417 | 12-02-24   |

|   62 | Upgradation of MP/RJ Border- Sheopur- Goras Road section of NH-552 Ext., from Design Chainage 0.000 to 48.400 Km (Total length 48.40 km) to two Lane with paved shoulder configuration along with One time improvement of 16.6 km in the state of Madhya Pradesh on EPCmode."                                                                                               | Madhya Pradesh   |   48.40 |   483 | 19-02-24   |
|------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------------|---------|-------|------------|
|   63 | Construction of Ater realignment & Bhind bypass (Total length. 21.50 km) Section of NH-552Extn. to Two lane with paved shoulder configuration in the State of Madhya Pradesh on EPC mode.                                                                                                                                                                                   | Madhya Pradesh   |   21.5  |   348 | 21-02-24   |
|   64 | Construction of Morena bypass, Ambah bypass & Porsa bypass (Totat length 27.16 km) Section of NH- 552 Ext. to TWo lane with paved shoulder configuration in the state of Madhya Pradesh on EPC mode                                                                                                                                                                         | Madhya Pradesh   |   27.16 |   493 | 21-02-24   |
|   65 | Construction of Kasrawad bypass, Selani bypass, Khargone bypass & Bistan bypass (Total length. 31.950 km) Section of NH-347 C to Two lane with paved shoulder configuration in the State of Madhya Pradesh on EPC mode.                                                                                                                                                     | Madhya Pradesh   |   31.95 |   468 | 21-02-24   |
|   66 | Upgradation and reconstruction of existing intermediate lane to two Lane with paved shoulder configuration from km. 43.00 (Barna River) to km. 77.00 (ken river) length 34.00 km. on Gulganj- Amanganj-Pawai-Katni NH43 Extn. along with One time improvement in 01 no. of bypassed built-up area in a total length of 1.585 km in the state of Madhya Pradesh on EPCmode." | Madhya Pradesh   |   34    |   316 | 07-03-24   |
|   67 | Rehabilitation & Upgradation of existing intermediate lane to two Lane with paved shoulder from km. 0.600 (Gulganj bypass on NH-34) to km. 43.00 (Barna River) length 42.400 km. on Gulganj-Amanganj-Pawai-Katni NH43 Extn. in the state of Madhya Pradesh on EPCmode."                                                                                                     | Madhya Pradesh   |   42.4  |   275 | 15-03-24   |

|   68 | Construction of Vehicular underpass & Service Road at Khopi Phata in Km 180/170 on Panvel Mahad Panji road NH 66 in the state of Maharashtra and Road Safety Improvement to Kashedi Amba Black Spot (at Km 160/200)                                                                                                 | Maharashtra   |   0.01 |   14 | 21-12-23   |
|------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------------|--------|------|------------|
|   69 | Permanent rectification of Sunk Portion in Kashedi Ghat in Km 150.050 to Km 150.450 on Panvel-Mahad- Panji Road NH-66 in Raigad District in the State of Maharashtra & Construction of Vehicular Overpass with Service Road at Kashedi Ghat (Darekarwadi) in Km.156.00 on NH 66                                     | Maharashtra   |   0.01 |   31 | 28-02-24   |
|   70 | Panvel-Mahad-Panji Road NH-66 from Km. 450/170 to Km. 471/300 (Zarap to Patradevi section) whitetoping work in stretches from Km. 450/170 to Km. 452/000 and Km. 455/330 to Km. 460/000 and Service Road of 4.09 Km. in Sindhudurg district in the State of Maharashtra                                             | Maharashtra   |   0.01 |   51 | 01-03-24   |
|   71 | Construction of Vehicular Under pass with Service Road in Km 176.787 For Khed Railway Station, Gunde phata in Km.191.900 and Construction of Vehicular Over Pass at Km. 129.400 in Nadgaon villages on National Highway No.66 in Raigad and Ratnagiri District in the State of Maharashtra                          | Maharashtra   |   0.01 |   65 | 05-03-24   |
|   72 | Rehabilitation /Upgradation from Lagam to Alapalli section (Desing Km. 199/400 to km 227/400) (Length = 28.0 Km) to 2 lane with Paved Shoulders/ 4 lane configuration section of NH-353 C (Sakoli-Wadsa- Armori-Gadchiroli-Ashti-Alapalli Sironcha) in Gadchiroli District on EPC mode in the state of Maharashtra. | Maharashtra   |  28    |  459 | 11-03-24   |

|   73 | Providing Service Road on Panvel Mahad Panji Road NH 66 Km. 406/030 to 450/170, Road Safety Panvel Mahad Panji Road NH 66 Km. 406/030 to 450/170 to four lane with paved shoulder & Construction of Foot Bridge near New English High school And Jr. Collage, Kasal Tal. Kankavli, Dist. Sindhudurg, at Ch.422/600 (Design Ch 254.140) (Kalmath - Zarap Section) in the state of Maharashtra   | Maharashtra   |   0.01 |   4 | 05-03-24   |
|------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------------|--------|-----|------------|
|   74 | Rehabilitation, Upgradation & Widening of existing Highway to Rigid Pavement 2 Lane with Paved Shoulder of NH 965DD from Lonand â€'Shirval-Bhor â€'Mandangad-Pchral Section ShindewadiPhata to Varandah Ghat Dist Border from Km 33/550 to 92/550 in the state of Maharashtra on EPC mode.                                                                                                     | Maharashtra   |  57.45 | 723 | 12-03-24   |
|   75 | Construction of Service Roads in stretches, pick up sheds and Foot Over Bridge in the section of Watul Talgaon and Talgaon Kalmath in Km 332/200 to 406/030, on Panvel Mahad Panaji Road NH-66 under Road Safety Annual Plan 2022-23 in the state of Maharashtra on EPC mode                                                                                                                   | Maharashtra   |   0.01 |  18 | 13-03-24   |
|   76 | Construction of 4 lane Concrete White topping (WT) road in Bhivapur City portion from km 68/500 to 70/900 (length 2.4 km) on Nagpur Umred Nagbhid Armori section of NH 353D in the state of Maharashtra on EPC Mode                                                                                                                                                                            | Maharashtra   |   2.4  |  46 | 13-03-24   |
|   77 | Road Maintenance work by executing one-time bituminous work improvement treatment to existing road of Panvel-Mahad-Panji road NH-66 in Km 84.00 to Km 87.000 in Raigad district in the State of Maharashtra (Indapur village).                                                                                                                                                                 | Maharashtra   |   3    |   7 | 15-06-24   |
|   78 | Road Maintenance work by executing one-time bituminous work improvement treatment to existing road of Panvel-Mahad-Panji road NH-66 in Km 91/300 to Km 96/800 in Raigad district in the State of Maharashtra (Mangaon village)                                                                                                                                                                 | Maharashtra   |   5.5  |  10 | 15-06-24   |

|   79 | Road Maintenance work by executing one-time bituminous work improvement treatment to Panvel- Mahad-Panji road NH-66 in Km 148.00 to Km 161.600in Raigad and Ratnagiri district in the State of Maharashtra Annual Plan 23-24.                  | Maharashtra   |   13.00 |   24 | 15-06-24   |
|------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------------|---------|------|------------|
|   80 | Upgradation of Guhagar Chiplun Road from existing Km 26+890 to 40+610, Design Km 26+230 to 40+000 ( NH 166E) length 13.77 Km two lane with paved shoulders configuration in the state of Maharashta on EPC mode.                               | Maharashtra   |   13.77 |  171 | 18-11-21   |
|   81 | Construction of 2 lane with paved shoulder bypass to Bhawanipatna town incluiding LA on NH-26 in the State of Odisha under Annual Plan 2021-22                                                                                                 | Odisha        |   10.57 |  226 | 17-10-23   |
|   82 | Constuction of Borigumma By-Pass on NH-26 from km 317.400 to km 320.700 (design chainage 317.400 to km 321.415) under NH(O) in Annual Plan 2022-23 for the state of Odisha (Job No. NH-26-ORS-2022-23- 658)                                    | Odisha        |    4.02 |   69 | 29-01-24   |
|   83 | Construction of Bypass to Rairangpur town from Km 31.430 (Design Km 0.0) to Km 39.000 (Design Km 8.472) of NH-220 in the State of Odisha on EPC mode under Annual Plan 2022-23                                                                 | Odisha        |    8.47 |  121 | 27-02-24   |
|   84 | Construction of Bypass to Titilagarh town from Km 45.162 to 52.678 and widening and strengthening from SL/DL to 2L+PS from Km 44.000 to 45.162 of NH-59 (Missing Link) on EPC mode under NH(O) in Annual Plan 2022-23 for the State of Odisha. | Odisha        |    8.68 |  144 | 11-03-24   |
|   85 | construction or By-pass road on NH-26 for Nabrangpur Town                                                                                                                                                                                      | Odisha        |    9.12 |  169 | 11-03-24   |
|   86 | Construction of HL Major Bridge across river Baitarani including land acquisition at km 105/080 of NH-220 in the State of Odisha under Annual Plan 2021-22.                                                                                    | Odisha        |    2.48 |   97 | 13-03-24   |
|   87 | Construction of HL Bridge at km 226.377 (design chainage) of NH-57 including approaches in Annual Plan 2022-23 for the State of Odisha (Job No. NH-57- OD-2022-23-600)                                                                         | Odisha        |    1.1  |   36 | 13-03-24   |

|   88 | Widening to 2 lane with paved shoulded of Jareikela (Jharkhand/Odisha Border) - Dhabaleswar section from 0/0 to 36/0 of NH-320D in the State of Odisha under Annual Plan 2021-22.                                                                                                                                | Odisha   |   22.08 | 172   | 14-03-24   |
|------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------|---------|-------|------------|
|   89 | Construction of Jharsuguda Bypass including Land acqusition on NH-49 from km 258.636 to km 283.300 (design chainage 258.636 to km 289.876) under NH(O) in Annual Plan 2022-23 for the state of Odisha (Job No.NH-49-OD-2022-23-655)                                                                              | Odisha   |   31.24 | 587   | 14-03-24   |
|   90 | Reconstruction of HL major bridge across river Tel near Sonepur at km 51/200 of NH-57 in the State of Odisha under Annual Plan 2021-22.                                                                                                                                                                          | Odisha   |    2.05 |       | 15-07-24   |
|   91 | Construction of Vehicular underpass on NH-709(Extn.) at Km 90.400 crossing Mehan-Beri road (near college mor-kalanaur) in Rohtak District in the State of Haryana (Job no NH-709(Extn)-HR-2021-22-414)                                                                                                           | Haryana  |    1.14 | 50    | 06-03-24   |
|   92 | Construction of Rail Over Bridge in lieu of Railway Crossing no.E/2 on Ferozepur-Fazlika Rail section at Km 2/4-5 & on NH-95(New NH-05) section Ferozepur to Indo Pak Border at km 205.320 (near Ferozepur city & village Madhre) in the State of Punjab on EPC mode. (Job No. NH-95 (New NH-05)-PB-2021-22-550) | Punjab   |    0.01 | 43    | 25-07-23   |
|   93 | Construction of Dadwindi realignment starting from existing Km 36.250 and terminating at existing Km 38.650 including 2-lane ROB on NH-703A on EPC mode in the State of Punjab. (Job No: NH-703A-PB- 2022-23-568)                                                                                                | Punjab   |    3    | 115   | 28-09-23   |
|   94 | Construction of single span (4-laned) 44m long steel Bridge on Phagwara-Banga-Nawanshahar-Ropar road at RD. 82.400 on Bist Doab Canal of NH-344A including approaches in Ropar city in the State on EPC mode. (Job No. NH-344A-PB-2020-21-533)                                                                   | Punjab   |    0.01 | 16    | 05-05-21   |

|   95 | Rehabilation and upgradation to 2 Lane with paved shoulders of Patto Jawahar Singh Wala to Dina village Kangar road section of NH-254 Design Chainage from Km 38+000 to Km 51+200 in the State of Punjab (Package - III). (Length 13.200 Km) (Job No: NH-254- PB-2022-23-566)                                                 | Punjab     |   13.20 |   95 | 13-03-24   |
|------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------|---------|------|------------|
|   96 | Up-gradation to 2 lane with paved shoulder from Neechli Oden (Nathdwara) at Design Km 88.800 (existing km 55.95) to Bhatewar at Design Km 142.028 (existing km 0.00) of NH-162E in the State of Rajasthan on EPC mode.                                                                                                        | Rajasthan  |   53.23 |  607 | 06-02-24   |
|   97 | Construction of VUP near Marwar Industrial Cluster on NH-62 Jodhpur-Pali Section from km. 340.0 to 341.550 in the State of Rajasthan on EPC mode.                                                                                                                                                                             | Rajasthan  |    1    |   43 | 13-07-24   |
|   98 | Construction of VUP on NH-62 At Km 5+00 (End of Rohat Bypass) on Jodhpur Pali Section In the State of Rajasthan                                                                                                                                                                                                               | Rajasthan  |    0.9  |   39 | 13-07-24   |
|   99 | Construction of RE wall in the approaches of LUVPs from km 171+706 to km 172+097 of NH-62 on EPC mode under Annual Plan 2023-24 in Suratgarh town in the State of Rajasthan                                                                                                                                                   | Rajasthan  |    0.39 |    9 | 13-07-24   |
|  100 | Construction of Fly Over including Junction Improvements at Km 348/6 - 349/8 of NH 67 (Km 15/6 - 16/8 of New NH 181) (Nagapattinam - Gudalur - Mysore Road) at Saibaba Colony Junction in Coimbatore City on Engineering, Procurement and Construction (EPC) Basis Contract in the state of Tamilnadu                         | Tamil Nadu |    1.14 |   71 | 28-02-24   |
|  101 | "Construction of Bypass to Madurai - Achambathu - Viratipathu in between km 6/850 - 10/382 of NH 49 Extn (New NH 85) including Land Acquisition on Engineering, Procurement & Construction (EPC) basis Contract under NH (O) Annual Plan 2021-22 in the state of Tamil Nadu (job No.NH-49 Extn (New NH 85) - TN-2021-22-997)" | Tamil Nadu |    3.53 |  260 | 28-02-24   |

|   102 | Strengthening from Km 110/2-142/0 of NH 38 (Km 170/4-202/6 of NH 234) (length 31.8km) (Mangalore - Villupuram Road) on EPC mode in Tamil Nadu                                                                                                                                                     | Tamil Nadu    |   31.80 |   43 | 01-07-24   |
|-------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------------|---------|------|------------|
|   103 | Construction of ROB and their Approaches at Km 103/4 near Ettivadi in Lieu of Existing Level Crossing No.86 of NH-234 (Mangalore - Villupuram Road) inlcuding Land Acquistion on EPC mode in the State of Tamil Nadu. (Job No.NH-234-TN-2020-21-946)                                              | Tamil Nadu    |    1.01 |   64 | 06-10-21   |
|   104 | "Widening and Strengthening to 2 lane with paved shoulders from Km. 8/0 (Design Ch. Km 7/87O) to 25/O (Design Ch Km 24/890) of Sironcha to Mahadevpur Section of NH-353C in the State of Telangana under Annual Plan 2021-22 on Engineering, Procurement and Construction(EPC) basis under NH(O)" | Telangana     |   17.02 |  163 | 27-12-22   |
|   105 | Widening of existing 2 lane road to 2 lane with Paved shoulders configuration from km 279/150 to 290/500 (excluding from km 287/200 to 288/240) section of NH-163 of Hyderabad - Bhupalapatnam road in the state of Telangana on EPC mode under Annual Plan 2022-23                               | Telangana     |   10.3  |  136 | 14-02-24   |
|   106 | Widening to 2 lane with paved shoulders from Km 62/920 to km 106/830 of Medak - Yellareddy section in the State of Telangana under Annual Plan 2022-23 on EPC mode under NH(O)                                                                                                                    | Telangana     |   43.91 |  399 | 08-03-24   |
|   107 | Widening to two/four lane with paved shoulders from Km.34.250 to Km.71.830 of NH-365A on Kodad- Khammam-Kurvi road.                                                                                                                                                                               | Telangana     |   37.58 |  446 | 14-03-24   |
|   108 | Rehabilitation and upgradation to four lane road from km 70.500 to km 78.600 of NH-92 under EPC mode in the State of Uttar Pradesh                                                                                                                                                                | Uttar Pradesh |    8.1  |  296 | 29-03-23   |
|   109 | Widening to Four Lane rigid pavement configuration from Km 90.00 to Km 100.800 on NH-96 (Km 42.0 to Km 53.300 as per new NH-330),design length of 11.300 km under EPC mode in the state of Uttar Pradesh.                                                                                         | Uttar Pradesh |   11.3  |  310 | 23-05-23   |

|   110 | Improvement and Up-gradation to two Lane with Paved Shoulder/Four Lane configuration from existing Km 130.000 to Km 191.000 (design km 131.500 to Km 188.735, Design length 57.235 Km) of NH-227A (near Barhalganj to Mehrauna Ghat) in the state of Uttar Pradesh on Hybrid Annuity Model (HAM) basis   | Uttar Pradesh   |   57.24 |   974 | 30-06-23   |
|-------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------------|---------|-------|------------|
|   111 | Construction of Balrampur bypass with 2L flexible pavement configuration from km.223.000 of NH-330 to km.328.300 of NH-730 under EPC mode                                                                                                                                                                | Uttar Pradesh   |   20.52 |   516 | 07-12-23   |
|   112 | Construction of Amethi bypass (Part-II) at km.30.050 of NH-931 under EPC mode in the state of Uttar Pradesh                                                                                                                                                                                              | Uttar Pradesh   |    8.12 |   284 | 11-12-23   |
|   113 | Improvement and up-gradation of NH-227B (84 Kosi Parikrama Marg) Package â€'III, from Km.47.800 (Gosaiganj) to Km.73.300 (Bikapur) in the State of Uttar Pradesh on EPC basis.                                                                                                                           | Uttar Pradesh   |   25.5  |   588 | 19-12-23   |
|   114 | Widening and Strengthening from design Km. 67.280 to Km. 88.622 of NH-727A (Salempur-Mairwa Road) to two lane with paved shoulder configuration under EPC mode in the State of Uttar Pradesh                                                                                                             | Uttar Pradesh   |   21.34 |   372 | 30-01-24   |
|   115 | Construction of Raebareli Ring Road (Phase-2) with four Lane configuration for Raebareli City in the state of Uttar Pradesh on Hybrid Annuity Model (HAM) basis                                                                                                                                          | Uttar Pradesh   |   21.88 |  1274 | 07-02-24   |
|   116 | Improvement and up-gradation of NH-227B (84 Kosi Parikrama Marg) Package â€'I, from km 228.920 (Jagarnathpur) to Km 235.960/0.000 (MakhaudaDham) to Km 29.000 (Sarpur) in the State of Uttar Pradesh on EPC basis                                                                                        | Uttar Pradesh   |   36.04 |   913 | 31-01-24   |
|   117 | Rehabilitation and Up-gradation to 2L+PS from Km. 0.000 to Km. 7.800 and Km. 35.400 to Km. 52.345 (Design length â€' 24.745 Km., except Bihar portion) of NH-727B (Tamkuhiraj to Bihar Border and Bihar Border to Majhauli) on EPC mode in the State of Uttar Pradesh                                    | Uttar Pradesh   |   24.75 |   701 | 07-03-24   |

|   118 | Construction of Basti Ring Road (Phase-I) with 4L configuration for Basti City in the state of Uttar Pradesh on HAM mode                                                                                                                                                                                  | Uttar Pradesh   |   22.15 | 1139   | 11-03-24   |
|-------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------------|---------|--------|------------|
|   119 | Widening to 4 lane from km. 108.50 to km 139.00 of NH-135A Pkg-II (Jaunpur â€' Akbarpur section) on Hybrid Annuity Mode in the state of Uttar Pradesh                                                                                                                                                     | Uttar Pradesh   |   30.5  | 1512   | 13-03-24   |
|   120 | Widening to 4 lane from km. 139.00 to km 179.20 of NH-135A Pkg-III (Jaunpur â€' Akbarpur section) and Akbarpur bypass on Hybrid Annuity Mode in the state of Uttar Pradesh.                                                                                                                               | Uttar Pradesh   |   44.51 | 1653   | 13-03-24   |
|   121 | Construction of Salempur bypass to 4L+PS from km 64.000 of NH-727A (Km 171.00 of Sonauli Balia Marg, old SH-01, near Mahadahan Chauraha) to km 61.500 of NH-727B (Km 178.500 of Sonauli Balia Marg, old SH-01, near near Ahirauli Village) under Hybrid Annuity Mode (HAM) in the State of Uttar Pradesh  | Uttar Pradesh   |   14.7  | 1348   | 14-03-24   |
|   122 | Construction of Foot Over Bridge at Km. 162 (Ch.161.652) (Library Chowk) at Mussoorie on NH 707A in the State of Uttarakhand Under NH(O) Annual Plan 2022-23                                                                                                                                              | Uttarakhand     |    0.01 |        | 18-08-23   |
|   123 | Rehabilitation and up-gradation to 2-lane configuration of Bageshwar to Kangarchina road from km 129.600 to Km 161.600 (Existing Chainage 136.00 to Km 169.00) of NH-309Ain the State of Uttarakhand (Package-IV) under NH(O) Annual Plan 2021-22                                                         | Uttarakhand     |   32    | 472    | 05-03-24   |
|   124 | Rehabilitation and Upgradation to Two lanes with Paved Shoulders configuration and Strengthening from Km 175.00 to Km 196.00 (Gumkhal to Satpuli) of NH-119 (New NH-534) in the State of Uttarakhand under NH(O) Annual Plan 2021-22 under EPC mode                                                       | Uttarakhand     |   21    | 453    | 16-03-24   |
|   125 | Construction of 2 lane, class-A Loading steel girder RCC Deck composite Bridge of 15m span at km.11(0- 2) & RCC Bridge of 13.5 span Bridge at km.11(8-10), 36m span steel girder RCC Deck composite Bridge at km.31) on NH.87 Ext.(New NH.109) in state of Uttarakhand(2-4) & 9.32m span RCC at km.33(4-6 | Uttarakhand     |    0.01 | 16     | 05-05-22   |

|   126 | Rehabilitation and upgrading to two lanes with paved shoulders and Strengthening of Kotdwar-Pauri- Srinagar road section from Km 232.00 to 274.470 on NH-119 (New 534) (Paidul to Srinagar) in the State of Uttarakhand on EPC Mode under NH(O) Annual Plan 2021-22.                                                                     | Uttarakhand       |   42.47 | 299   | 18-07-22   |
|-------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------------|---------|-------|------------|
|   127 | Construction of Dubrajpur Bypass with 4-lane configuration of length 5.676 km on NH-60 (new NH- 14) from design chainage 0.00 (existing km 316.135 on NH-60) to design chainage 5.676 (existing km 320.980 on NH-60) in the district of Birbhum, West Bengal under Annual Plan 2022-23 in EPC Mode- reg. ( Job. No. 014-WB-2022-23/518). | West Bengal       |    5.67 | 561   | 11-03-24   |
|   128 | Slope Stabilization Scheme at location of landslide at km 52.240 km of NH-110 (Old NH-55) at Tindharia, West Bengal & Permanent Restoration of damaged Road bench at km 42.80 of NH -110 (Old NH-55) under NH Division-IX in the district of Darjeeling West Bengal during the year 2022-2023. (Job No. NH- 110 /WB/ 2022-23/ 517).      | West Bengal       |    0.01 |       | 16-07-24   |
|   129 | I-L Ithun Bridge - Hunli (Frontier Highway)- PKG-4                                                                                                                                                                                                                                                                                       | Arunachal Pradesh |   17    | 276   | 15-03-24   |
|   130 | Tato-Manigong (Frontier Highway)                                                                                                                                                                                                                                                                                                         | Arunachal Pradesh |   53    | 626   | 15-03-24   |
|   131 | Ngabang Gamsuk - Oyan (Pkg-3)                                                                                                                                                                                                                                                                                                            | Assam             |   28    | 665   | 31-03-23   |
|   132 | Silchar Churaibari Package 2 (Panchgram bypass)                                                                                                                                                                                                                                                                                          | Assam             |   12    | 676   | 31-10-23   |
|   133 | 4-L Bilasipara- Tulungia-Assam-Guwahati-PKG-1                                                                                                                                                                                                                                                                                            | Assam             |   18    | 1081  | 11-03-24   |
|   134 | 4-L Bilasipara- Tulungia-Assam-Guwahati-PKG-2                                                                                                                                                                                                                                                                                            | Assam             |   27    | 1339  | 11-03-24   |
|   135 | Silchar Churaibari Package 4                                                                                                                                                                                                                                                                                                             | Assam             |   24    | 1320  | 11-03-24   |
|   136 | Silchar Churaibari Package 5                                                                                                                                                                                                                                                                                                             | Assam             |   25    | 1258  | 11-03-24   |
|   137 | Silchar Churaibari Package 6                                                                                                                                                                                                                                                                                                             | Assam             |   19    | 870   | 11-03-24   |
|   138 | Silchar Churaibari Package 7                                                                                                                                                                                                                                                                                                             | Assam             |   14    | 792   | 11-03-24   |
|   139 | Silchar Churaibari Package 1                                                                                                                                                                                                                                                                                                             | Assam             |   16    | 1182  | 11-03-24   |
|   140 | Silchar Jiribam Package 1                                                                                                                                                                                                                                                                                                                | Assam             |   20    | 958   | 11-03-24   |
|   141 | Yangpopki- Finch-Ukhrul - Jessami Pkg-5                                                                                                                                                                                                                                                                                                  | Manipur           |   43    | 564   | 31-03-23   |

|   142 | Yangpopki- Finch-Ukhrul - Jessami Pkg-6                                                                           | Manipur     |   44 |   555 | 31-03-23   |
|-------|-------------------------------------------------------------------------------------------------------------------|-------------|------|-------|------------|
|   143 | Yangpopki- Finch-Jessami to Laynen Bridge Pkg-7                                                                   | Manipur     |   11 |   165 | 31-03-23   |
|   144 | Ukhrul Bypass-Manipur-on Ukhrul-Toloi-Tadubi section-PKG-1                                                        | Manipur     |    7 |   204 | 15-03-24   |
|   145 | Senapati imphal Pkg 4B                                                                                            | Manipur     |   12 |   269 | 16-12-22   |
|   146 | Senapati imphal Pkg 5A                                                                                            | Manipur     |   11 |   229 | 16-12-22   |
|   147 | Shillong Western Bypass (Pkg-1)                                                                                   | Meghalaya   |   13 |   620 | 24-03-23   |
|   148 | Shillong Western Bypass (Pkg-2)                                                                                   | Meghalaya   |   12 |   686 | 24-03-23   |
|   149 | Shillong Western Bypass (Pkg-3)                                                                                   | Meghalaya   |   14 |   562 | 24-03-23   |
|   150 | Dainadubi - Darugiri (Meghalaya portion) Pkg-1B                                                                   | Meghalaya   |   41 |   706 | 31-03-23   |
|   151 | Darugiri -Songsak- Williamnagar Jn. Pkg-1B (Meghalaya portion)                                                    | Meghalaya   |   37 |   801 | 31-03-23   |
|   152 | Zorinpui - Longmasu stretch of IMBR                                                                               | Mizoram     |   28 |   782 | 23-02-23   |
|   153 | Aizawl Bypass connecting Sairang on Sairang- Phaibawk section from 15.200 to 34.500 Km (Package-3)                | Mizoram     |   19 |   721 | 06-03-23   |
|   154 | Aizawl Bypass connecting Sairang on Sairang- Phaibawk section from 0.000 to 10.600 Km (Left Approach) (Package-1) | Mizoram     |   11 |   330 | 14-03-23   |
|   155 | Construction of Balance work of Vairengte - Sairang Pkg-6                                                         | Mizoram     |   16 |   596 | 29-03-23   |
|   156 | Aizawl Bypass Package 2                                                                                           | Mizoram     |    5 |  1313 | 15-03-24   |
|   157 | Vairengte - Sairang Pkg-3                                                                                         | Mizoram     |   15 |   491 | 27-01-22   |
|   158 | Vairengte - Sairang Pkg-4                                                                                         | Mizoram     |   17 |   562 | 28-01-22   |
|   159 | Vairengte - Sairang Pkg-5                                                                                         | Mizoram     |   18 |   720 | 25-03-22   |
|   160 | Khowai Chowmuhani-Tripura-Rangamati-PKG-2                                                                         | Tripura     |   37 |   657 | 12-02-24   |
|   161 | Rangamati-Tripura-Patichari-PKG-3                                                                                 | Tripura     |   36 |   671 | 12-02-24   |
|   162 | Patichari-Tripura-Harina-PKG-4                                                                                    | Tripura     |   36 |   727 | 12-02-24   |
|   163 | 4-Lane Champanknagar to Khayepur NH-08                                                                            | Tripura     |   19 |   921 | 15-03-24   |
|   164 | Kailashahar Kurti Pkg 3 Balance work                                                                              | Tripura     |   11 |   174 | 15-03-24   |
|   165 | Construction for Mitigation Measures Km 433.00- Uttarakhand-to Km 450.00 on NH-07-PKG-2                           | Uttarakhand |    2 |   260 | 15-03-24   |
|   166 | Construction for Mitigation Measures Km 450.00- Uttarakhand-to Km 468.00 on NH-07-PKG-3                           | Uttarakhand |    1 |   250 | 15-03-24   |

|   167 | Construction for Mitigation Measures Km 368.00- Uttarakhand-to Km 433.00 on NH-07-PKG-1                                                                                                                          | Uttarakhand    |   2 |   217 | 15-03-24   |
|-------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------|-----|-------|------------|
|   168 | Access Controlled Highway of 4 Lane with Paved Shoulders from TN/AP Border (Design Chainage Km 61+51) to Puttur (Design Chainage Km 81+540) of NH-716 & 6 Lane with Paved Shoulders from Mallavaram to Renigunta | Andhra Pradesh |  37 |  1347 | 11-03-24   |
|   169 | 4L Access Controlled Greenfield Highway section on NH-163G (Khammam- Vijayawada) from Remidicherla village at Design Ch. 280.200 Km to Jakkampudi village (on NH-16) at Design Ch. 309.909 Km (Package-III)      | Andhra Pradesh |  30 |  1183 | 29-03-23   |
|   170 | 6L Access Controlled Greenfield Highway from Kavulakuntla (Ch. 196+000) to Narayanmpet (Ch. 203+500)(Package-09)                                                                                                 | Andhra Pradesh |   8 |  1100 | 31-03-23   |
|   171 | 4 L of China Orampadu-Renigunta section of NH-716 (Package-II of Kadapa-Renigunta section)                                                                                                                       | Andhra Pradesh |  58 |  1500 | 24-03-23   |
|   172 | 4L of Kadapa - China Orampadu section of NH-716 (Package I of Kadapa-Renigunta section)                                                                                                                          | Andhra Pradesh |  64 |  1733 | 24-03-23   |
|   173 | 4L Access controlled Highway From Vakalpudi Light House to Annavaram (on NH-16) section of NH-516F (From Km0+000 to Km40+621)                                                                                    | Andhra Pradesh |  41 |  1440 | 31-03-23   |
|   174 | Construction of Major Bridge over Baghmati and Lakhandei River along with Approaches from Design km.16.500 to km.21.500                                                                                          | Bihar          |   5 |   499 | 11-03-24   |
|   175 | Bakhtiyarpur-Rajauli Pkg-I from km. 47.723 to km. 54.405                                                                                                                                                         | Bihar          |   7 |   257 | 15-03-24   |
|   176 | 4L of Siwan- Masrakh section of Ram Janki Marg from Km 230.385 to Km 281.391 of NH-227A                                                                                                                          | Bihar          |  50 |  1431 | 29-12-22   |
|   177 | 6L Greenfield Varanasi-Ranchi-Kolkata Highway from Anarbansalea village to Sagrampur village (From KM. 151+200 to KM. 184+700)(Package-7)                                                                        | Bihar          |  34 |  1719 | 31-03-23   |
|   178 | 6L of Aurangabad to Bihar-Jharkhand border (Chordaha) section from km. 180.000 to km. 209.827 of NH-2 (PKG-01)                                                                                                   | Bihar          |  30 |  1054 | 07-02-24   |

|   179 | 6L Greenfield Varanasi-Ranchi-Kolkata Highway from junction with Bhabhua-Adhaura road in Bhairopur village to Konki village (From KM. 54.000 to KM. 90.000)(Pkg-3)                                                                           | Bihar   |   36 |   1577 | 31-03-23   |
|-------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|------|--------|------------|
|   180 | Umagaon-Saharsa (Package-II) Rahika & Madhubani Bypass (Rahika-Pokharauni-Rampatti)                                                                                                                                                          | Bihar   |   15 |   1331 | 31-03-22   |
|   181 | 6L Greenfield Varanasi-Ranchi-Kolkata Highway from junction with Chandauli-Chainpur Road near Khainti village to junction with Bhabhua-Adhaura road near Palka village (from Km. 27.000 to Km. 54.000) (Pkg-2)                               | Bihar   |   27 |   1241 | 31-03-23   |
|   182 | Umagaon - Saharsa Package - I (Combined) Umagaon-Kaluahi(0.000KM to 21.609Km) of NH227L;Saharghat-Rahika(0.000 Km to 26.130KM) of NH227J;Rahika-Rampatti (0.00 KM to 15.00KM) of NH527A;Bideshwarsthan-Bheja(0.000KM to 25.915KM) of NH527A. | Bihar   |   89 |   1473 | 31-03-22   |
|   183 | Umagaon-Saharsa (Package-III) Bideshwar Asthan (NH-27, E-W) to Bheja                                                                                                                                                                         | Bihar   |   26 |     93 | 30-03-22   |
|   184 | Umagaon-Saharsa (Package-I) Umagaon-Basopatti- Kaluahi & Sharghat-Benipatti-Rahika                                                                                                                                                           | Bihar   |   48 |   1352 | 31-03-22   |
|   185 | 6L Greenfield Varanasi-Ranchi-Kolkata Highway from Pachmon village to Anarbansalea village (From KM. 116+000 to KM. 151+200) (Package-6)                                                                                                     | Bihar   |   35 |   1916 | 31-03-23   |
|   186 | Strengthening under one time improvement of 4L of Bakarpur Hat ( NH19 Bypass) -Manikpur section of NH-139W                                                                                                                                   | Bihar   |   39 |   1422 | 03-08-23   |
|   187 | Widening with additional 3L abetting Chhapra Bypass Section of NH-19 from Km. 143.200 to Km. 159.255 (Pkg-1)                                                                                                                                 | Bihar   |   16 |    471 | 06-03-24   |

|   188 | Construction of 2 flyovers of 4- lanes at Chhatauni Chowk and Awadesh Chowk on the Piprakothi- Motihari- Raxaul section of NH-28, Re-construction of 3 no. of gantry girder gates with the statue of Mahatma Gandhi on NH-28 and NH-28A & Construction of Service Road and Drain near Piprakothi on NH27(Old-NH28) Kotwa - Mehsi- Muzaffarpur Section from km 440.00 to km 520.00(Under TOT)   | Bihar            |   3 |   79 | 26-03-24   |
|-------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------------|-----|------|------------|
|   189 | Construction of 4L Flyover from MES College Junction to Bogmalo Junction on NH-566 from Km. 7.106 to Km. 10.460 and 4L VUP at Queeny Nagar Junction from Km. 3.330 to Km. 4.550                                                                                                                                                                                                                | Goa              |   4 |  463 | 07-03-24   |
|   190 | Construction of Additional Structures including Approaches in Vadodara Surat Section of NH48 between existing Km. 108.000 to Km. 250.000                                                                                                                                                                                                                                                       | Gujarat          |  15 |  907 | 16-03-24   |
|   191 | Vadodara Mumbai Expressway (Jujuwa - Gandeva) from Km. 154.600 to Km. 190.000 (Phase-I Package- VIII)                                                                                                                                                                                                                                                                                          | Gujarat          |  35 | 3834 | 23-11-23   |
|   192 | 4L of Dhrol bypass section of NH-151A (Approx. length 5.7 Km) & widening upto 4 laning of missing link of Amran section of NH-151A (Approx. length 6.55 Km) from existing Ch. 42+000 to 48+500 of ongoing Dhrol-Bhadra-Pipaliya section of NH-151A                                                                                                                                             | Gujarat          |  12 |  626 | 13-03-24   |
|   193 | 4L PS from Ch. 179.780 in Bitada/Movi Village to Ch. 208.900 in Nasarpore Village of NH-56 (Pkg-V)                                                                                                                                                                                                                                                                                             | Gujarat          |  29 |  764 | 11-03-24   |
|   194 | 4L PS from Ch. 94.030 in Jabugam Village to Ch. 132.320 in Dhamasiya Village of NH-56 (Pkg-III)                                                                                                                                                                                                                                                                                                | Gujarat          |  38 | 1188 | 08-03-24   |
|   195 | Rehabilitation and Upgradation to 2L PS configuration & Strengthening of Padhar to Bijni section from Km 180.000 to Km 202.815 of NH-154 (Pkg-VA)                                                                                                                                                                                                                                              | Himachal Pradesh |  19 | 1628 | 20-07-22   |
|   196 | 4L PS bijni to mandi section from Km 202.815 to Km 208.000 of NH-20 (New NH-154) of Pathankot-Mandi (Package-VB)                                                                                                                                                                                                                                                                               | Himachal Pradesh |   5 | 1113 | 16-10-23   |
|   197 | 4L PS from Kalar Bala Village to Nauni Chowk of NH 205 from Km 41.000 to Km 58.450                                                                                                                                                                                                                                                                                                             | Himachal Pradesh |  17 | 1244 | 08-03-24   |

|   198 | Upgradation and Strengthening of Chenani to Nashri Section via Patnitop of NH244 from Km 0.000 to Km 39.100                                                                                                                            | Jammu and Kashmir   |   39 |   562 | 11-03-24   |
|-------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------------------|------|-------|------------|
|   199 | 4L from Km 95.400 (Udaipura) to Km 147.450 (Bhogu) on NH-75 (Sec-II)                                                                                                                                                                   | Jharkhand           |   52 |  1414 | 29-03-23   |
|   200 | 6 Lane Greenfield Varanasi- Ranchi- Kolkata Highway from Chatra to junction with NH- 100 in Deoria village from km 222.000 to km 253.000 (Pkg -9)                                                                                      | Jharkhand           |   31 |  1418 | 31-03-23   |
|   201 | 6 Lane Greenfield Varanasi- Ranchi- Kolkata Highway from Donoreshan village to junction with NH-20 in Bongabar village from km 288.600 to km 325.500 (Pkg -11)                                                                         | Jharkhand           |   37 |  1856 | 31-03-23   |
|   202 | 6 Lane Greenfield Varanasi- Ranchi- Kolkata Highway from Deoria village to Donoreshan village from km 253.000 to km 288.600 (Pkg -10)                                                                                                  | Jharkhand           |   36 |  1546 | 31-03-23   |
|   203 | 6L Greenfield Varanasi- Ranchi- Kolkata Highway from Sonepurbigha village to junction with NH- 22( Chatra Bypass) near Chatra from km 184.700 to km 222.000(Pkg -8)                                                                    | Jharkhand           |   37 |  1728 | 31-03-23   |
|   204 | 6L Greenfield Varanasi- Ranchi- Kolkata Highway from junction with NH-320 in Lepo village to Kamlapur village(JH/WB border) from km 358.500 to km 387.200 (Pkg -13)                                                                    | Jharkhand           |   29 |  1154 | 31-03-23   |
|   205 | 6L Greenfield Varanasi- Ranchi- Kolkata Highway from junction with NH-20 in Bongabar village to junction with NH-30 in Lepo village from km 325.500 to km 358.500 (Pkg -12)                                                            | Jharkhand           |   33 |  1526 | 31-03-23   |
|   206 | 4L Elevated corridor of Kalimandir-Dimna Chowk- Baliguma (Jamshedpur) Section of NH-33 (New NH- 18) (from km 241+940 to km 251+961) (Length 10.021 km)                                                                                 | Jharkhand           |   10 |   936 | 09-03-24   |
|   207 | 4L from Km 55.00 (Kuru) to Km 95.400 (Udaipura) on NH-75 (Sec-I)                                                                                                                                                                       | Jharkhand           |   39 |  1090 | 07-03-24   |
|   208 | 4LPS Access Controlled Highway of Bellary Bypass (Balance work) from Ch. 254+750 to Ch. 266+837 and construction of 4LPS from Ch. 277.690 to Ch. 278.690 at D. Hirehal Village (Balance work) of NH 150A of Bellary - Byrapura Section | Karnataka           |   13 |  1416 | 13-03-24   |

|   209 | 4 Lane with PS from Des. Ch 0.000 to Des. Ch. 43.800 of Belgaum-Hungund-Raichur Section of NH- 748A (Package-1)                                                       | Karnataka      |   44 |   1312 | 11-03-24   |
|-------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------|------|--------|------------|
|   210 | 4 Lane with PS from Des. Ch 89.900 to Des. Ch. 136.100 of Belgaum-Hungund-Raichur Section of NH- 748A (Package-3)                                                     | Karnataka      |   46 |   1212 | 09-03-24   |
|   211 | 4 Lane with PS from Des. Ch 136.100 to Des. Ch. 182.300 of Belgaum-Hungund-Raichur Section of NH- 748A (Package-4)                                                    | Karnataka      |   46 |   1257 | 09-03-24   |
|   212 | 4 Lane with PS from Des. Ch 43.800 to Des. Ch. 89.900 of Belgaum-Hungund-Raichur Section of NH- 748A (Package-2)                                                      | Karnataka      |   46 |   1285 | 11-03-24   |
|   213 | 4L PS from Near Guddehosur to Start of Kushalnagara Bypass to near Hemmige Village Periyapatna - Hassan Road Jn from Km. 122.200 to Km. 144.900 of NH-275 ( Pkg. II ) | Karnataka      |   23 |   1712 | 10-03-23   |
|   214 | 4L PS from near Hemmige Village Periyapatna - Hassan Road Jn. to near Hunsur - KR Nagar Jn section from Km. 144.900 to Km. 169.000 of NH-275 ( Pkg. III )             | Karnataka      |   24 |    884 | 10-03-23   |
|   215 | 4L PS from near Hunsur - KR Nagar Junction to near Yalachahalli village KR Nagara - Yelawala Road Junction fcrom Km 169.000 to Km 195.550 of NH-275 (Pkg-IV)          | Karnataka      |   27 |   1131 | 10-03-23   |
|   216 | 4L PS from near Yalachahalli village KR Nagara - Yelawala Road junction to Srirangapatna Bypass Near Paschima Vahini from km 195.550 to Km 214.535 of NH-275 (Pkg-V)  | Karnataka      |   19 |   1230 | 10-03-23   |
|   217 | Road connectivity from Kasarkoda side of Honavar Port to NH-66 at Km 195.5                                                                                            | Karnataka      |    5 |    131 | 08-12-21   |
|   218 | 4 Lane with PS from Des. Ch 228.500 to Des. Ch. 273.400 of Belgaum-Hungund-Raichur Section of NH 748 A (Package-6 )                                                   | Karnataka      |   45 |   1404 | 29-03-23   |
|   219 | 4 Lane with PS from Des. Ch 182.300 to Des. Ch. 228.500 of Belgaum-Hungund-Raichur Section of NH 748 A (Package-5)                                                    | Karnataka      |   46 |   1342 | 29-03-23   |
|   220 | Construction work of 4-laning of Shahganj bypass end to Badi (Package-IV) of NH-146B from design km 102.000 to design km 142.357 (Design length 40.357 km)            | Madhya Pradesh |   40 |    784 | 15-03-24   |

|   221 | 4L of Budhni to Shahganj Bypass End (Package-III) of NH-146B from Km. 73.750 to Km. 102.000                                                                                              | Madhya Pradesh   |   28 |   1103 | 16-03-24   |
|-------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------------|------|--------|------------|
|   222 | 4 -Laning of MP/UP Border to Kabarai section of NH- 34&35 from km 197.000 to km 242.991 (Length= 45.991 Km) (Sagar-Kabrai Package-5) under Bharat Mala Pariyojana (EC) in MP & UP on HAM | Madhya Pradesh   |   46 |   1633 | 24-03-23   |
|   223 | 4- Laning of Mohari to Satai Ghat section NH-934 from Km 50+300 to Km 89+875 (Total length 39.575 km) (Package-2) in the State of Madhya Pradesh on EPC Mode                             | Madhya Pradesh   |   40 |    711 | 31-12-22   |
|   224 | 2L PS of Roshni to Ashapur Section of NH-347B from Design KM Ch. 89.900 to 114.000 KM (Package - III of Betul - Khandwa)                                                                 | Madhya Pradesh   |   24 |    201 | 14-03-24   |
|   225 | Construction of 6 lane Indore western bypass from km 34+000 to Km 64+000 (Pkg-II) in the state of Madhya Pradesh on Hybrid Annuity Mode under NH(O)                                      | Madhya Pradesh   |   30 |   1431 | 12-03-24   |
|   226 | Construction of 6 lane Indore western bypass from km 0+000 to Km 34+000 (Pkg -l ) in the State of Madhya Pradesh on Hybrid Annuity Mode under NH(O)                                      | Madhya Pradesh   |   34 |   1535 | 12-03-24   |
|   227 | 6L of Gonde (Km. 439.038) to Pimpri Sado (Km. 459.905) section of NH-848 (Old NH-3)                                                                                                      | Maharashtra      |   20 |    857 | 12-03-24   |
|   228 | Balance Works in descoped section in the village Hiwara Sangam and Dattarampur in four laning of Mahagaon-Yavatmal section of NH-361                                                     | Maharashtra      |    2 |     61 | 28-02-24   |
|   229 | Four laning from Dive Ghat (Km. 220.900) to Hadapsar (Km. 234.150) of Mohol - Alandi section (Pkg - VI) of NH-965                                                                        | Maharashtra      |   13 |    820 | 09-03-24   |
|   230 | Akkalkot - MH/KN border New Greenfield corridor from Km 512.000 to Km 548.400 of NH-150C (part of Akkalkot - KN/TS Border section) (Package - XIV)                                       | Maharashtra      |   36 |   1371 | 29-03-23   |

|   231 | Balance work of 8 nos. of Elephant Underpasses (EUPs), 1 no. of Vehicular Underpass (VUP), 1 nos. of Light Vehicular Underpass (LVUP), 1 nos. of Pedestrian Underpass (PUP), 1 nos. of Foot Over Bridge (FOB) and A2 side approach of Jharpokharia Flyover at Km.215.270 in Baharagora-Singhara section of NH-49   | Odisha     |   14 |   321 | 27-12-23   |
|-------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------|------|-------|------------|
|   232 | Rehabilitation and Up gradation from 4 to 8 laning of Chandikhole - Paradip Section of NH-53 (Old NH - 5A) from Km.60.000 to Km.76.646 (Package-4)                                                                                                                                                                 | Odisha     |   17 |   882 | 13-07-23   |
|   233 | 2L/4L of Hoshiarpur to Una section including Hoshiarpur Bypass of NH 503A                                                                                                                                                                                                                                          | Punjab     |   28 |   571 | 29-03-23   |
|   234 | Delhi-Amritsar-Katra Expressway (Phase-I Spur-II) from Junction with Kapurthala- TarnTaran road(NH703AA) near Goinwal Sahib to Junction with AmritsarJalandhar road (NH-3) near Bhishambarpura [Km 41+000 to Km 71+000 of Amritsar connectivity]                                                                   | Punjab     |   30 |  1859 | 12-05-21   |
|   235 | 4L of Phagwara - Hoshiarpur                                                                                                                                                                                                                                                                                        | Punjab     |   49 |  1196 | 29-03-23   |
|   236 | 6L Access Controlled Ludhiana-Bathinda Greenfield highway from Jn. with Moga-Barnala Road (NH-703) near village Tallewal to Jn. with Delhi-Katra Expressway (NE-5) near Ludhiana (village Ballowal) from Km 30.300 to Km 75.543 of NH-754AD (Pkg-2)                                                                | Punjab     |   45 |  1555 | 09-11-21   |
|   237 | 6L accesscontrolled highway from km 0+000 to km 40+080 (Paniyala to Mator Section) of Paniyala- Barodameo ICR                                                                                                                                                                                                      | Rajasthan  |   40 |  1765 | 30-01-23   |
|   238 | Access Controlled Highway of 4 Lane with Paved Shoulders from Tiruvallur (Design Chainage Km 17+56) to TN/AP Broder (Design Chainage Km 61+51) of NH-716 (Chennai-Tirupati Package-1)                                                                                                                              | Tamil Nadu |   44 |  1376 | 09-03-24   |
|   239 | Improving the Alignment of Thoppur Ghat Section from Km 158.500 to Km 165.100 in Dharmapuri - Salem Section of NH-44                                                                                                                                                                                               | Tamil Nadu |    7 |   905 | 08-03-24   |

|   240 | 4L Access Controlled Greenfield Highway section on NH163G (Warangal-Khammam) from Oorugonda village in Hanamkonda District at Design Ch. 112.240 Km to Venkatpur village in Warangal District at Design Ch. 150.240 Km(Package-I)   | Telangana     |   38 |   1143 | 31-03-23   |
|-------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------------|------|--------|------------|
|   241 | Hyderabad - Maneguda                                                                                                                                                                                                                | Telangana     |   46 |    959 | 17-03-22   |
|   242 | 4L Access Controlled Greenfield Highway section on NH-163G (Khammam - Vijayawada) from Brahmanapalli(K) village at Design Ch. 250.400 Km to Remidicherla village at Design Ch. 280.200 Km(Package-II)                               | Telangana     |   30 |    826 | 29-03-23   |
|   243 | 4L Access Controlled Greenfield Section (Mancherial - Warangal) from Narva village at Design Ch. 3.834 Km to Puttapaka village at Design Ch. 35.300 Km (Package-I)                                                                  | Telangana     |   31 |   1128 | 29-03-23   |
|   244 | 4L Access Controlled Greenfield Section (Mancherial - Warangal) from Puttapaka village at Design Ch. 35.300 Km to Pangidipalle village at Design Ch. 72.350 KmPackage-II)                                                           | Telangana     |   37 |   1129 | 29-03-23   |
|   245 | 4L Access Controlled Greenfield Highway Section (Mancherial - Warangal) from Pangidipalle village at Design Ch. 72.350 Km to Oorugonda village at Design Ch. 112.240 Km(Package-III)                                                | Telangana     |   40 |   1184 | 29-03-23   |
|   246 | 4L Access Controlled Greenfield Highway section on NH-163G (Khammam- Vijayawada) from V. Venkatayapalem village at Design Ch. 220.480 Km to Brahmanapalli(K) village at Design Ch. 250.400 Km (Package-I).                          | Telangana     |   30 |    973 | 29-03-23   |
|   247 | 4L Access Controlled Greenfield Highway section on NH-163G (Warangal-Khammam) from Thallasenkesa village at Design Ch. 189.650 km to V.Vekatayapalem village in Khammam District at Design Ch. 220.480 Km(Package-III)              | Telangana     |   31 |   1105 | 31-03-23   |
|   248 | 4 lanning of Aligarh Palwal section from km 0.00 to km 46.39 package -1 from (khereshwar junction-kurana) of NH33D , including khair & jattari bypass in the state of UP on HAM mode                                                | Uttar Pradesh |   46 |   1663 | 13-03-24   |

|   249 | 4L of left out existing road section from Lalgopalganj (Km 161.450) to Nawabganj (Km 180.200) in Prayagraj                                                                                                                                                         | Uttar Pradesh   |   18 |   160 | 14-03-24   |
|-------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------------|------|-------|------------|
|   250 | Construction of Ring Road around Kanpur from Ch.68.650 to Ch.93.209 (Jarkala to Pakari) (Package- IV) in State of Uttar Pradesh.                                                                                                                                   | Uttar Pradesh   |   25 |  1604 | 29-03-23   |
|   251 | 4L Kasganj-Badaun Section from Km. 123.100 to Km. 179.500 (Pkg-III) of NH530B                                                                                                                                                                                      | Uttar Pradesh   |   56 |  2009 | 16-06-23   |
|   252 | 6L Greenfield Varanasi-Ranchi-Kolkata Highway from junction with NH-19 & Varanasi Ring Road near Rewasa village to junction with Chandauli-Chainpur road near Khainti village (from Km. 0.000 to Km. 27.000) - Pkg-1                                               | Uttar Pradesh   |   27 |  1433 | 31-03-23   |
|   253 | 2L PS of Kotdwar Bypass from Km. 0.000 to Km. 6.500 of NH 119                                                                                                                                                                                                      | Uttarakhand     |    7 |   692 | 11-03-24   |
|   254 | Four/Six laning of Bhaniyawala-Jollygrant-Rishikesh spur section of NH-07 from Km. 0.000 to Km 19.780                                                                                                                                                              | Uttarakhand     |   20 |   643 | 18-10-23   |
|   255 | Development of Jhajra - Asharori Link Road (Design Ch 0.050 to Ch 12.220)                                                                                                                                                                                          | Uttarakhand     |   12 |   716 | 21-02-24   |
|   256 | Development to 4-laning of the de-scoped stretches from Km 115.342 to Km 191.700 of NH-34 in Nadia District (3.962) & Murshidabad District (5.538) pertaining to Krishnagar to Berhampore section of NH- 34 (New NH-12) , in the state of West Bengal under NH(O). | West Bengal     |   11 |   201 | 28-03-24   |
|   257 | 4 laning of Barasat - Barajaguli Section of NH-12 from Km. 31.000 to Km. 48.679 in the district of North 24 - Parganas                                                                                                                                             | West Bengal     |   18 |   352 | 30-03-24   |
|   258 | Balance Works of 4L of NH-31D from Km. 113.200 to Km. 154.854 (Package-II A) Ghoshpukur-Salsalabari Section                                                                                                                                                        | West Bengal     |   42 |  1818 | 30-03-24   |

ANNEXURE  REFERRED  TO  IN  REPLY  TO  PART  (b)  OF  LOK  SABHA STARRED QUESTION NO. 147 ANSWERED ON 01.08.2024 ASKED BY SHRI DINESH  CHANDRA  YADAV  AND  SMT.  SANDHYA  RAY  REGARDING  NH PROJECTS IN BIHAR AND WEST BENGAL

State  /  UT  -  wise  details  of  funds  allocated  and  expenditure  incurred towards  development  and  maintenance  of  NHs  in  the  country,  including for the State of Rajasthan, during the current year 2024-25

(Amount in Rs. Crore)

| Sr. No.   | State/UT                                                                                | 2024-25 (Till 30.06.2024)   | 2024-25 (Till 30.06.2024)   |
|-----------|-----------------------------------------------------------------------------------------|-----------------------------|-----------------------------|
| Sr. No.   | State/UT                                                                                | Allocation                  | Expenditure                 |
| 1.        | Andhra Pradesh                                                                          | 2,516                       | 1,944                       |
| 2.        | Arunachal Pradesh                                                                       | 2,039                       | 292                         |
| 3.        | Assam                                                                                   | 1,382                       | 1,222                       |
| 4.        | Bihar                                                                                   | 1,796                       | 1,704                       |
| 5.        | Chhattisgarh                                                                            | 497                         | 350                         |
| 6.        | Goa                                                                                     | 229                         | 183                         |
| 7..       | Gujarat                                                                                 | 1,926                       | 1,800                       |
| 8.        | Haryana                                                                                 | 932                         | 881                         |
| 9.        | Himachal Pradesh                                                                        | 831                         | 686                         |
| 10        | Jharkhand                                                                               | 1,273                       | 1,194                       |
| 11.       | Karnataka                                                                               | 1,986                       | 1,724                       |
| 12.       | Kerala                                                                                  | 660                         | 623                         |
| 13.       | Madhya Pradesh                                                                          | 1,658                       | 1,524                       |
| 14.       | Maharashtra                                                                             | 4,200                       | 3,950                       |
| 15.       | Manipur                                                                                 | 433                         | 419                         |
| 16.       | Meghalaya                                                                               | 281                         | 139                         |
| 17.       | Mizoram                                                                                 | 417                         | 387                         |
| 18.       | Nagaland                                                                                | 257                         | 200                         |
| 19.       | Odisha                                                                                  | 1,148                       | 1,013                       |
| 20.       | Punjab                                                                                  | 1,279                       | 1,171                       |
| 21.       | Rajasthan                                                                               | 1,670                       | 1,512                       |
| 22        | Sikkim                                                                                  | 143                         | 125                         |
| 23.       | Tamil Nadu                                                                              | 1,543                       | 1,537                       |
| 24.       | Telangana                                                                               | 2,140                       | 2,004                       |
| 25.       | Tripura                                                                                 | 90                          | 75                          |
| 26.       | Uttar Pradesh                                                                           | 4,551                       | 3,448                       |
| 27.       | Uttarakhand                                                                             | 909                         | 760                         |
| 28.       | West Bengal                                                                             | 513                         | 360                         |
| 29.       | Andaman & Nicobar Islands                                                               | 13                          | 13                          |
| 30. 31.   | Dadra & Nagar Haveli Daman & Diu                                                        | 10                          | 0                           |
| 32.       | Delhi / Headquarters                                                                    | 485                         | 474                         |
| 33.       | Jammu & Kashmir                                                                         | 1,673                       | 1,675                       |
| 34.       | Ladakh                                                                                  | 65                          | 15                          |
| 35.       | Puducherry                                                                              | 18                          | 13                          |
| 36.       | Other Expenditure (including debt servicing, miscellaneous expenditure and adjustments) | 28,012                      | 6,481                       |

ANNEXURE  REFERRED  TO  IN  REPLY  TO  PART  (d)  OF  LOK  SABHA STARRED QUESTION NO. 147 ANSWERED ON 01.08.2024 ASKED BY SHRI DINESH  CHANDRA  YADAV  AND  SMT.  SANDHYA  RAY  REGARDING  NH PROJECTS IN BIHAR AND WEST BENGAL

## The present status of ongoing works on NH-106 and NH-107 in Bihar

Contractor.

Contractor.

|   Sr. No. | Name of Project                                                                                                                                                                                 |   Length (km) |   TPC/TCC | Date of Start   | Schedule date of completion   | Likely Date of completion   |   Physical Progress (%) | Reasons for Delay                                                                                                                                  |
|-----------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------------|-----------|-----------------|-------------------------------|-----------------------------|-------------------------|----------------------------------------------------------------------------------------------------------------------------------------------------|
|         1 | Rehabilitation and Upgrading to 2 lanes/2- lane with paved shoulders configuration and strengthening of of Birpur - Bihpur Section (from km 0.0 to Km 106) of NH - 106                          |        106    |    780.77 | 03- Oct- 16     | 02-Oct-19                     | 31-Aug-24                   |                   82.32 | Delay in land acquisition, Covid-19 pandemic & inadequate resource mobilization by Contractor.                                                     |
|         2 | Construction of a new 4 lane Major Bridge across River Kosi at Phulaut including Rhabilitation and upgradation of existing Birpur-Bihpur Section of NH- 106 from km 106 to 136 to 2- Lane Paved |         30    |   1478.4  | 07- Jun- 21     | 06-Jun-24                     | 15-May-26                   |                   55.31 | Change in Bridge FRL                                                                                                                               |
|         3 | 2 Laning of Maheshkhunt- Saharsa- Purnea NH- 107 (Pkg - I)                                                                                                                                      |         90    |    662.44 | 20- Dec- 19     | 19-Dec-21                     | 31-Mar-25                   |                   75    | Delay in land acquisition, delay in utilities, delay in clearances, non-availability of fly asgh & inadequate resource mobilization by Contractor. |
|         4 | 2 Laning of Maheshkhunt- Saharsa- Purnea NH- 107 (Pkg - II)                                                                                                                                     |         87.96 |   1028.28 | 13- Dec- 18     | 11-Dec-20                     | 31-Mar-25                   |                   72.83 | Delay in land acquisition, delay ion utility shifting, Covid- 19 pandemic, delay ion tree cutting & inadequate resource mobilization by            |

## ANNEXURE-V

ANNEXURE  REFERRED  TO  IN  REPLY  TO  PART  (e)  OF  LOK  SABHA STARRED QUESTION NO. 147 ANSWERED ON 01.08.2024 ASKED BY SHRI DINESH  CHANDRA  YADAV  AND  SMT.  SANDHYA  RAY  REGARDING  NH PROJECTS IN BIHAR AND WEST BENGAL

## The  details  of  ongoing  projects  in  Bhagalpur  district  in  Bihar  and Bhind & Datia districts in Madhya Pradesh

|   Sr. No. | Project Name                                                                                                                                                                                                                                                                  | State   |   Length (km) |   Total Capital Cost (Cr) | Date of Start   | Scheduled Completio n as per contract   | Likely Completio n Date   |   Physical Progress (%) |
|-----------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|---------------|---------------------------|-----------------|-----------------------------------------|---------------------------|-------------------------|
|         1 | Rehabilitation & widening work for 2' Lane with Paved Shouldering of Existing National Highway 80 Alignment from Km.132.895 to Km 190.150 Bhagalpur- Kahalgaon - Mirzachowki section in the State of Bihar.                                                                   | Bihar   |         57.26 |                    566.1  | 04-11-22        | 03-11-24                                | ---                       |                      28 |
|         2 | Construction of a new 4 lane Major Bridge across River Kosi at Phulaut including Rehabilitation and upgradation of existing Birpur-Bihpur Section of NH-106 from km 106 to 136 to 2- Lane Paved shoulder on EPC mode                                                          | Bihar   |         28.92 |                   1478.4  | 07-06-21        | 06-06-24                                | 03-08-25                  |                      55 |
|         3 | Construction of New 4-Lane Bridge (Parallel to existing Vikramashila Setu) from km 8+920 to Km 13+375(including approach road 35m Naugachhia side &53 m Bhagalpur side) across River Ganga on newly declared NH- 131B at Bhagalpur in the State of Bihar (Job No. NH-131B-BR- | Bihar   |          4.5  |                   1110.23 | 09-05-23        | 08-05-27                                | ---                       |                      16 |

| Sr. No.   | Project Name                                                                                                                                                                                                                        | State   | Length (km)   | Total Capital Cost (Cr)   | Date of Start   | Scheduled Completio n as per contract   | Likely Completio n Date   | Physical Progress (%)   |
|-----------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|---------------|---------------------------|-----------------|-----------------------------------------|---------------------------|-------------------------|
|           | 2020-21/21)                                                                                                                                                                                                                         |         |               |                           |                 |                                         |                           |                         |
| 4         | 4L of Munger - Mirzachauki section from Km 95+580 to Km125+000 (Pkg-2)                                                                                                                                                              | Bihar   | 29.32         | 1020.84                   | 12-03-22        | 10-03-24                                | 25-03-25                  | 51.94                   |
| 5         | 4L of Munger - Mirzachauki section from start of existing Bhagalpur bypass to Rasulpur from Km 125+000 to Km 157+350 (Pkg-3)                                                                                                        | Bihar   | 32.35         | 1769.5                    | 06-04-22        | 12-04-24                                | 15-06-25                  | 40.26                   |
| 6         | 4L of Munger - Mirzachauki section from Km 157+350 to Km193+931 (Pkg-4)                                                                                                                                                             | Bihar   | 36.58         | 1376.56                   | 17-08-22        | 15-08-24                                | 30-06-25                  | 50.29                   |
| 7         | Construction of Mihona bypass, Lahar bypass, Daboh bypass & Bhander Bypass (total length 20.60 km) to 2-lane with paved shoulder from on Mihona-Bhander- MP/UP border section of NH 552E in the State of Madhya Pradesh on EPC mode | MP      | 20.6          | 179.18                    | 19-06-23        | 19-12-24                                | ---                       | 50                      |
| 8         | Construction of Ater realignment & Bhind bypass (Total length. 21.50 km) Section of NH-552Extn. to Two lane with paved shoulder configuration in the State of Madhya Pradesh on EPC mode.                                           | MP      | 21.5          | 348.06                    | Not Appointed   | ---                                     | ---                       | ---                     |

## The details of completed projects in Bhagalpur district in Bihar and Bhind & Datia districts in Madhya Pradesh during last 5 years

|   Sr. No. | Name of Project                                                                                                                                                         | State   |   Length (km) |   Cost (Rs. crore) |
|-----------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|---------------|--------------------|
|         1 | Construction of balance work of HL RCC bridge (3x18.00m) app, road RE wall and service road across river Mani at Ghorghat in KM94 of NH80.                              | Bihar   |         0.054 |              11.16 |
|         2 | Construction of Bhagalpur bypass from Km 124/175 to 140/200 (design Chainage & length 165-73 Km) of NH-80 under EPC mode of contract in Bihar (Job No -080-BR-2013-866) | Bihar   |        16.73  |             304.75 |

|   Sr. No. | Name of Project                                                                                                                             | State   |   Length (km) |   Cost (Rs. crore) |
|-----------|---------------------------------------------------------------------------------------------------------------------------------------------|---------|---------------|--------------------|
|         3 | Strengthening from 136 to 166 including replacement of 1 Minor Bridge in km 143 of NH-80                                                    | Bihar   |         31    |              56.02 |
|         4 | Rehabilitation & Up gradation to 2 lane with paved shoulders on Mihona - Lahar - Daboh roadof NH-552 Ext.                                   | MP      |         33.7  |             133.18 |
|         5 | Rehabilitation & Upgradation to 2 lanes with paved shoulders on Porsa-Ater-Bhind Road of NH-552 Ext.                                        | MP      |         55.25 |             217.22 |
|         6 | Rehabilitation & Up gradation to 2 lane with paved shoulders on Daboh- Bhander-UP Border Road of NH-552 Ext. in the State of Madhya Pradesh | MP      |         47.63 |             233.04 |

*****