Lok Sabha Question No. 3145 (UNSTARRED), answered on 2025-08-07
Subject: Port-Road Connectivity in Sagarmala Programme
Ministry: ROAD TRANSPORT AND HIGHWAYS
Asked by: Dr. Kalyan Vaijinathrao Kale

## GOVERNMENT OF INDIA MINISTRY OF ROAD TRANSPORT AND HIGHWAYS

## LOK SABHA UNSTARRED QUESTION NO- 3145 ANSWERED ON 07 th  August, 2025

## PORT-ROAD CONNECTIVITY IN SAGARMALA PROGRAMME

3145. DR. KALYAN VAIJINATHRAO KALE:

Will the Minister of ROAD TRANSPORT AND HIGHWAYS

सड़क परिवहन एवं िाजमार्ग मंत्री

be pleased to state:

- (a)  The  number  and  length  (in  kilometers)  of  port-road  connectivity projects  identified  and  sanctioned  under  the  Sagarmala  Programme along with the total estimated cost, State-wise;
- (b)  the  number  and  cost  of  completed  projects  and  the  number  of projects yet to be started/under implementation/pending due to delays, State-wise;
- (c)  the  list  of  port-road  projects  that  have  faced  cost/time  overruns including the reasons therefor; and
- (d)  whether  any  port-road  projects  have  been  dropped/shelved,  if  so, the reasons therefor and the names of such projects?

ANSWER THE MINISTER OF ROAD TRANSPORT AND HIGHWAYS

(SHRI NITIN JAIRAM GADKARI)

(a)  Sagarmala is  a  flagship  Programme  of  the  Government  under  the Ministry  of  Ports,  Shipping  &  Waterways  which  aims  to  unlock  the untapped potential of India's extensive coastline, navigable waterways, and strategic maritime trade routes for port-led development and coastal community upliftment. By leveraging coastal and waterway transportation, the program aims to minimize the need for  extensive  infrastructure  investments,  thus  making  logistics  more efficient and improving the competitiveness of Indian exports.

(b),  (c)  &  (d) The  list  of  completed  and  under  implementation  port connectivity  projects  undertaken  by  the  Government  showing  cost  / time overruns are attached at Annexure- I & Annexure -II respectively. No sanctioned port connectivity project has been dropped /shelved.

## ANNEXURE-I

ANNEXURE REFERRED TO IN PART (b), (c) & (d) OF REPLY TO LOK SABHA UNSTARRED QUESTION NO. 3145 ASKED BY DR. KALYAN VAIJINATHRAO KALE FOR ANSWER ON 07.08.2025 REGARDING 'PORTROAD CONNECTIVITY IN SAGARMALA PROGRAMME'

| List of 11 Completed Port Connectivity Projects undertaken by MoRTH   | List of 11 Completed Port Connectivity Projects undertaken by MoRTH   | List of 11 Completed Port Connectivity Projects undertaken by MoRTH   | List of 11 Completed Port Connectivity Projects undertaken by MoRTH   | List of 11 Completed Port Connectivity Projects undertaken by MoRTH   | List of 11 Completed Port Connectivity Projects undertaken by MoRTH   | List of 11 Completed Port Connectivity Projects undertaken by MoRTH   | List of 11 Completed Port Connectivity Projects undertaken by MoRTH   | List of 11 Completed Port Connectivity Projects undertaken by MoRTH   | List of 11 Completed Port Connectivity Projects undertaken by MoRTH   | List of 11 Completed Port Connectivity Projects undertaken by MoRTH   | List of 11 Completed Port Connectivity Projects undertaken by MoRTH   | List of 11 Completed Port Connectivity Projects undertaken by MoRTH   | List of 11 Completed Port Connectivity Projects undertaken by MoRTH   |
|-----------------------------------------------------------------------|-----------------------------------------------------------------------|-----------------------------------------------------------------------|-----------------------------------------------------------------------|-----------------------------------------------------------------------|-----------------------------------------------------------------------|-----------------------------------------------------------------------|-----------------------------------------------------------------------|-----------------------------------------------------------------------|-----------------------------------------------------------------------|-----------------------------------------------------------------------|-----------------------------------------------------------------------|-----------------------------------------------------------------------|-----------------------------------------------------------------------|
| S N o.                                                                | Project Name                                                          | State Name                                                            | Port Name                                                             | Leng th(in km)                                                        | Statu s                                                               | Appo inted Date                                                       | Sche duled Comp letion date                                           | Actu al Comp letion date                                              | Tim e Ove rrun (in Mo nth s)                                          | Awa rded Cos t (in Cr.)                                               | Comp letion Cost (in Cr.)                                             | Cos t Ove rrun (in Cr.)                                               | Reason s for Time/ Cost overrun                                       |
| 1                                                                     | 2 to 4 laning of road connectin g Achampe ta Junction to joining      | Andhra Prades h                                                       | Kakina da                                                             | 27.5                                                                  | Com plete d                                                           | 18.0 5.20 16                                                          | 18.05 .2018                                                           | 10.04 .2019                                                           | 11                                                                    | 251. 1                                                                | 251.1                                                                 | -                                                                     | Work delayed due to delay in approv al of ROB Drawin gs by            |

|    | NH 16 at Kathipudi in East Godavri District in AP                                                                |                 |                           |             |              |             |             |    |        |       |    | Railway s                                                                                                              |
|----|------------------------------------------------------------------------------------------------------------------|-----------------|---------------------------|-------------|--------------|-------------|-------------|----|--------|-------|----|------------------------------------------------------------------------------------------------------------------------|
|  2 | Construct ion of grade separator from H-7 area to Port connectiv ity Road by passing Convent Junction - Visakhap | Andhra Prades h | Visakh apatna m Port 0.77 | Com plete d | 22.0 6.20 18 | 21.12 .2019 | 06.10 .2020 | 10 | 39.3 8 | 39.38 | -  | Work delayed due to delay in shifting of electric al utility and Vishak hapatn am Port Authori ty (VPA) Compo und wall |
|  3 | Road Connectiv                                                                                                   | Andhra Prades   | Visakh apatna 4.15        | Com plete   | 30.0 3.20    | 30.09 .2017 | 30.09 .2017 | -  | 76.9 3 | 76.93 | -  | No delay                                                                                                               |

|    | ity of VPT to NH-16 - Phase II                                                                    | h               | m Port               |       | d           | 16           |             |             |    |        |       |    |                                                                                       |
|----|---------------------------------------------------------------------------------------------------|-----------------|----------------------|-------|-------------|--------------|-------------|-------------|----|--------|-------|----|---------------------------------------------------------------------------------------|
|  4 | 2 to 4 laning of port road connectiv ity to NH - 5 -Phase II                                      | Andhra Prades h | Visakh apatna m Port | 12.5  | Com plete d | 27.0 5.20 02 | 26.11 .2004 | 30.04 .2006 | 15 | 77.7 8 | 77.78 | -  | Work dealyed due to delay in Land acquisi tion                                        |
|  5 | Improvem ent/upgra dation of 4 lane road to 6 lane road from East Breakwat er to convent junction | Andhra Prades h | Vishak hapatn am     |  3.49 | Com plete d | 01.0 4.20 22 | 26.12 .2022 | 30.11 .2024 | 23 | 35.7 9 | 35.79 | -  | Delay in shifting of Railway line by VPA & providi ng traffic closure by VPA/Rai lway |
|  6 | Improvem ent works for                                                                            | Andhra Prades h | Vishak hapatn am     | 11    | Com plete d | 05.0 4.20 23 | 04.01 .2024 | 31.03 .2024 |  3 | 14.5 4 | 14.54 | -  | Work slightly delayed                                                                 |

<!-- image -->

|    | Visakhap atnam Port Road                                                |     |      |             |              |             |             |    |         |         |         | due todelay in providi ng traffic closure (VPA/R                                                                      |
|----|-------------------------------------------------------------------------|-----|------|-------------|--------------|-------------|-------------|----|---------|---------|---------|-----------------------------------------------------------------------------------------------------------------------|
|  7 | Construct ion of balance portion of 4 lane ports connectiv ity (NH 566) | Goa | 7.52 | Com plete d | 14.1 0.20 15 | 13.10 .2018 | 31.12 .2024 | 64 | 397. 00 | 719.1 0 | 322 .10 | ailway) The project was execut ed by the Goa State PWD under a Tripart e Agreem ent betwee n the NHAI, Govt. of Goa & |

| Mormu gao Port Authori ty. The work was delayed due to Covid pandem ic.  Project cost increas ed due to Change of Scope due to additio n of ROB and over   |
|------------------------------------------------------------------------------------------------------------------------------------------------------------|

|   8 | Trapaj- Manar                                      | Gujara t     | Alang                  | 9.12   | Com plete d   | 01.0 6.20 22                    | 12.03 .2024                     | 12.03 .2024                     | -                               | 72.4 3                          | 60.1 7                          | -                               | No delay                        |
|-----|----------------------------------------------------|--------------|------------------------|--------|---------------|---------------------------------|---------------------------------|---------------------------------|---------------------------------|---------------------------------|---------------------------------|---------------------------------|---------------------------------|
|   9 | JNPT - 6 to 8 laning of NH-4B- SH-54 and Amra Marg | Mahar ashtra | Jawaha rlal Nehru Port |        | Com plete d   | Project developed in 4 packages | Project developed in 4 packages | Project developed in 4 packages | Project developed in 4 packages | Project developed in 4 packages | Project developed in 4 packages | Project developed in 4 packages | Project developed in 4 packages |

| 9( a)   | Package I   | Mahar ashtra   | Jawaha rlal Nehru Port   | 4.60   | Com plete d   | 16.0 5.20 16   | 15.05 .2018   | 31.03 .2022   | 47   | 539   | 771   |
|---------|-------------|----------------|--------------------------|--------|---------------|----------------|---------------|---------------|------|-------|-------|

| Villager  s  of  Jaskha  r  &  Sonari  etc.  Cost  overrun  due  to  Change  of  scope  for  additio  nal  works  require  d  for  fulfillm  ent  of  Central  Railway  Guideli  nes  &  Jawaha  r  Lal   |
|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

|       |            |              |                        |       |             |              |             |             |    |        |         |         | Nehru Port Authori ty require ments                                                                  |
|-------|------------|--------------|------------------------|-------|-------------|--------------|-------------|-------------|----|--------|---------|---------|------------------------------------------------------------------------------------------------------|
| 9( b) | Package II | Mahar ashtra | Jawaha rlal Nehru Port | 18.27 | Com plete d | 16.0 5.20 16 | 15.05 .2018 | 31.03 .2022 | 46 | 594. 7 | 758.2 3 | 163 .53 | Work delayed due to Delay in obtaini ng Permis sion for cutting of Trees and Mangro ves, Forest Land |

| and utility shifting Project Cost Overrun on accoun t of Change in scope for additio nal work as per requirm ents of Port Authori ty, Railway , and local demand s   |
|----------------------------------------------------------------------------------------------------------------------------------------------------------------------|

| 9( c)   | Package III   | Mahar ashtra   | Jawaha rlal Nehru Port   | 11.09   | Com plete d   | 16.0 5.20 16   | 15.05 .2018   | 31.03 .2022   | 46   | 504   | 604.6 4   | 100 .64   |
|---------|---------------|----------------|--------------------------|---------|---------------|----------------|---------------|---------------|------|-------|-----------|-----------|

| 9( d)   | Package IV   | Mahar ashtra   | Jawaha rlal Nehru Port   | 10.56   | Com plete d   | 16.0 5.20 16   | 15.05 .2018   | 30.11 .2020   | 30   | 414   | 445.8 3   | 31. 83   |
|---------|--------------|----------------|--------------------------|---------|---------------|----------------|---------------|---------------|------|-------|-----------|----------|

|         |                                                |      |       |             |                                 |                                 |                                 |                                 |                                 |                                 |                                 | per requirm ents of Port Authori ty, Railway , and to meet local demand s   |                                 |
|---------|------------------------------------------------|------|-------|-------------|---------------------------------|---------------------------------|---------------------------------|---------------------------------|---------------------------------|---------------------------------|---------------------------------|-----------------------------------------------------------------------------|---------------------------------|
| 10      | Madkhol- Sankesh war Mahar ashtra              | Redi |       | Com plete d | Project developed in 2 packages | Project developed in 2 packages | Project developed in 2 packages | Project developed in 2 packages | Project developed in 2 packages | Project developed in 2 packages | Project developed in 2 packages | Project developed in 2 packages                                             | Project developed in 2 packages |
| 10 (a ) | Madhkol - Amboli section Mahar ashtra          | Redi | 29    | Com plete d | 07.1 0.20 24                    | 06.10 .2025                     | 10.05 .2025                     | -                               | 24.3 2                          | 0                               | -                               | No delay                                                                    |                                 |
| 10 (b ) | Amboli Jn. to Sankesh war section Mahar ashtra | Redi | 61.43 | Com plete d | 25.1 1.20 22                    | 24.11 .2024                     | 09.05 .2024                     | -                               | 298. 99                         | 291.1 1                         | -                               | No delay                                                                    |                                 |

| 11   | Widening of 4 to 6 laning (VOC Port to Junction of NH 138 & NH 38)   | Tamil Nadu   | V. O. Chidam baranar Port   | 5.16   | Com plete d   | 05.0 7.20 23   | 04.07 .2024   | 30.06 .2025   | 12       | 130. 2   | -   | -   |
|------|----------------------------------------------------------------------|--------------|-----------------------------|--------|---------------|----------------|---------------|---------------|----------|----------|-----|-----|
|      | Total                                                                | Total        | 216.1 6                     |        |               |                |               |               | 347 0.16 | 4085. 43 |     |     |

## ANNEXURE-II

ANNEXURE REFERRED TO IN PART (b), (c) & (d) OF REPLY TO LOK SABHA UNSTARRED QUESTION NO. 3145 ASKED BY DR. KALYAN VAIJINATHRAO KALE FOR ANSWER ON 07.08.2025 REGARDING 'PORTROAD CONNECTIVITY IN SAGARMALA PROGRAMME'

| List of 22 Under Implementation port connectivity projects undertaken by MoRTH   | List of 22 Under Implementation port connectivity projects undertaken by MoRTH                    | List of 22 Under Implementation port connectivity projects undertaken by MoRTH   | List of 22 Under Implementation port connectivity projects undertaken by MoRTH   | List of 22 Under Implementation port connectivity projects undertaken by MoRTH   | List of 22 Under Implementation port connectivity projects undertaken by MoRTH   | List of 22 Under Implementation port connectivity projects undertaken by MoRTH   | List of 22 Under Implementation port connectivity projects undertaken by MoRTH   | List of 22 Under Implementation port connectivity projects undertaken by MoRTH   | List of 22 Under Implementation port connectivity projects undertaken by MoRTH   | List of 22 Under Implementation port connectivity projects undertaken by MoRTH   | List of 22 Under Implementation port connectivity projects undertaken by MoRTH   | List of 22 Under Implementation port connectivity projects undertaken by MoRTH   | List of 22 Under Implementation port connectivity projects undertaken by MoRTH   |
|----------------------------------------------------------------------------------|---------------------------------------------------------------------------------------------------|----------------------------------------------------------------------------------|----------------------------------------------------------------------------------|----------------------------------------------------------------------------------|----------------------------------------------------------------------------------|----------------------------------------------------------------------------------|----------------------------------------------------------------------------------|----------------------------------------------------------------------------------|----------------------------------------------------------------------------------|----------------------------------------------------------------------------------|----------------------------------------------------------------------------------|----------------------------------------------------------------------------------|----------------------------------------------------------------------------------|
| S. N o.                                                                          | Project Name                                                                                      | State Name                                                                       | Port Name                                                                        | Leng th(in km)                                                                   | Status                                                                           | Appoi nted Date                                                                  | Sche duled Comp letion date                                                      | Likely Comp letion date                                                          | Tim e Ove rrun (in Mon ths)                                                      | Awa rded Cost (in Cr.)                                                           | Mod ified Cos t (in Cr.)                                                         | Cos t Ove rrun (in Cr.)                                                          | Reason for Time/ Cost overrun                                                    |
| 1                                                                                | Construc tion of flyover/u nderpass at Visakha patnam airport junction to ensure flow of containe | Andhr a Prade sh                                                                 | Visakha patnam Port                                                              | 1.94                                                                             | Under Implem entatio n                                                           | 16.08 .2023                                                                      | 13.02 .2025                                                                      | 31.08 .2025                                                                      | 6                                                                                | 38                                                                               | -                                                                                | -                                                                                | Delay in obtaini ng NOC from irrigati on depart ment and impact of cyclon        |

|   r trailers to /from MMLP es. | r trailers to /from MMLP es.                                                            | r trailers to /from MMLP es.   | r trailers to /from MMLP es.   | r trailers to /from MMLP es.   | r trailers to /from MMLP es.   | r trailers to /from MMLP es.   | r trailers to /from MMLP es.   | r trailers to /from MMLP es.   | r trailers to /from MMLP es.   | r trailers to /from MMLP es.   | r trailers to /from MMLP es.              |
|--------------------------------|-----------------------------------------------------------------------------------------|--------------------------------|--------------------------------|--------------------------------|--------------------------------|--------------------------------|--------------------------------|--------------------------------|--------------------------------|--------------------------------|-------------------------------------------|
|                              2 | Improve ments / Upgrada tion of existing 4 lane road to 6 lane from Convent junction to | Andhr a Prade sh               | Visakha patnam Port            | 9.58                           | Under Implem entatio n         | 14.02 .2024                    | 13.02 .2026                    | 13.02 .2026                    | -                              | 501. 65 -                      | - No delay                                |
|                              3 | 2 to 4 laning of road connecti ng Kakinad                                               | Andhr a Prade sh               | Kakina da                      | 12.2 5                         | Under Implem entatio n         | 17.08 .2023                    | 15.08 .2025                    | 31.12 .2025                    | 5 408                          | -                              | - Delay in Land acquisi tion, shifting of |

| a port to NH 16 at Rajanag aram in Godavri District - package 2 - Samalko ta to Achamp eta   |
|----------------------------------------------------------------------------------------------|

| 4   | 2 to 4 laning of road connecti ng Kakinad a port to NH 16 at Rajanag aram in Godavri District - package   | Andhr a Prade sh   | Kakina da   | 13.2 0   | Under Implem entatio n   | 13.07 .2022   | 12.07 .2023   | 31.12 .2025   | 29   | 90.2   | 79.2 6   | -   |
|-----|-----------------------------------------------------------------------------------------------------------|--------------------|-------------|----------|--------------------------|---------------|---------------|---------------|------|--------|----------|-----|

| e  and  hevay  rainfall.  Project  Cost  revised  due  to  descop  ing  of  2.1  Km  length  on  accoun  t  of  length  overlap  ping  with  other  project  s  of  NHAI.   |
|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

| 5   | Dedicate d Port road to Krishnap atnam Port (Packag e-I) from Km. 0.000 to Km. 18.000   | Andhr a Prade sh   | Krishna patnam Port   | 18.9 8   | Under Implem entatio n   | 20.12 .2018   | 18.12 .2020   | 31.12 .2025   | 57   | 254. 43   | 291. 56   | 37. 13   |
|-----|-----------------------------------------------------------------------------------------|--------------------|-----------------------|----------|--------------------------|---------------|---------------|---------------|------|-----------|-----------|----------|

<!-- image -->

|    |                                                                     |                  |                     |        |                        |             |             |             |    |        |    | d due to escalat ion and Change of Scope.                                                                            |
|----|---------------------------------------------------------------------|------------------|---------------------|--------|------------------------|-------------|-------------|-------------|----|--------|----|----------------------------------------------------------------------------------------------------------------------|
|  6 | 6 lane road to Krishnap atnam Port from Naidupet a in AP (pkg - IV) | Andhr a Prade sh | Krishna patnam Port | 34.8 8 | Under Implem entatio n | 20.10 .2023 | 19.10 .2025 | 28.02 .2027 | 14 | 961. 2 | -  | Delay due to Heavy flood on entire project alignm ent, Tree felling permis sion and hindera nces in the Right of Way |

|    |                                                                                 |                  |        |                        |             |             |             |    |         |    |    | Project cost modifie d due to CoS for additio nal items not covere d in scope of work.   |
|----|---------------------------------------------------------------------------------|------------------|--------|------------------------|-------------|-------------|-------------|----|---------|----|----|------------------------------------------------------------------------------------------|
|  7 | Greenfiel d road connecti ng north and south industria l cluster of Khandal eru | Andhr a Prade sh | 15.9 5 | Under Implem entatio n | 25.09 .2023 | 24.09 .2025 | 31.03 .2026 |  6 | 512. 56 | -  | -  | Time and cost over run on accoun t of Change of Scope for 25                             |

| Creek near Krishnap atnam port   |
|----------------------------------|

| 8   | Construc tion of 4- laning of Chilakar u cross- road to Turpu Kanupur   | Andhr a Prade sh Krishna patnam Port   | 36.0 7   | Under Implem entatio n   | 07.12 .2023   | 06.12 .2025   | 22.11 .2026   | 11   | 686. 68   | -   | -                                               |
|-----|-------------------------------------------------------------------------|----------------------------------------|----------|--------------------------|---------------|---------------|---------------|------|-----------|-----|-------------------------------------------------|
|     |                                                                         |                                        |          |                          |               |               |               |      |           |     | res require ment by Irrigati on Depart ment not |

|    |                                                                                                  |                  |                     |                        |                                                | the scope of work and Land acquisi tion issues.   |                                                |                                                |                                                |                                                |                                                |
|----|--------------------------------------------------------------------------------------------------|------------------|---------------------|------------------------|------------------------------------------------|---------------------------------------------------|------------------------------------------------|------------------------------------------------|------------------------------------------------|------------------------------------------------|------------------------------------------------|
|  9 | Upgrada tion of the propose d NH-67 From Bellary - Karnata ka to Krishnap atnam - Andhra Pradesh | Andhr a Prade sh | Krishna patnam Port | Under Implem entatio n | Project corridor being developed in 5 packages | Project corridor being developed in 5 packages    | Project corridor being developed in 5 packages | Project corridor being developed in 5 packages | Project corridor being developed in 5 packages | Project corridor being developed in 5 packages | Project corridor being developed in 5 packages |

| 9( a)   | 4 laning of Karnata ka/AP Border- Gooty section from km 368+920 to km 424+225 NH-67   | Andhr a Prade sh   | Krishna patnam Port   | 57.2 9   | Termina ted   | 06.05 .2016   | 05.05 .2018   | -   | 71   | 539. 99   | -   | -   |
|---------|---------------------------------------------------------------------------------------|--------------------|-----------------------|----------|---------------|---------------|---------------|-----|------|-----------|-----|-----|

|       |                                                       |                  |                     |        |                              |             |             |             |    |         |    |    | Tender s to be invited for balanc e work.     |
|-------|-------------------------------------------------------|------------------|---------------------|--------|------------------------------|-------------|-------------|-------------|----|---------|----|----|-----------------------------------------------|
| 9( b) | 2L+PS of Gooty- Tadipatri section of NH-67            | Andhr a Prade sh | Krishna patnam Port | 42.7 8 | Under Mainten ance contrac t | 30.07 .2024 | 29.07 .2029 | 29.07 .2029 | -  | 43.8 6  | -  | -  | No Delay                                      |
| 9( c) | 4 laning of Tadipatri - Muddanu r Section             | Andhr a Prade sh | Krishna patnam Port | 51.1 2 | Comple ted                   | 23.02 .2023 | 20.08 .2025 | 08.03 .2025 | -  | 424. 99 | -  | -  | No Delay                                      |
| 9( d) | 2L+PS fof Muddanu r to Jammal madugu Section of NH-67 | Andhr a Prade sh | Krishna patnam Port | 21.6 8 | Comple ted                   | 08.07 .2015 | 07.07 .2017 | 14.08 .2018 | 13 | 91.1 2  | -  | -  | Work delaye d due to Land acquisi tion issues |

| 9( e)   | 4L from Jammal madugu to Mydukur Section of NH-67   | Andhr a Prade sh   | Krishna patnam Port   | 32.5   | Comple ted   | -   | -   | 2016   | -   | -   | -   | The lanning work was carried out the State Govern ment by its own funds in 2014- 16. Present   |
|---------|-----------------------------------------------------|--------------------|-----------------------|--------|--------------|-----|-----|--------|-----|-----|-----|------------------------------------------------------------------------------------------------|
|         |                                                     |                    |                       |        |              |     |     |        |     |     |     | stretch has been taken up for wideni ng from 4 lane to 4                                       |

|       |                                               |                                      |         |                        |    |             |             |             |    |          | lane with paved should ers in current Annual Plan 2025- 26.   |
|-------|-----------------------------------------------|--------------------------------------|---------|------------------------|----|-------------|-------------|-------------|----|----------|---------------------------------------------------------------|
| 9(f ) | 4 Laning of Mydukur - Badvel Section of NH-67 | Andhr a Prade sh Krishna patnam Port | 45.1 4  | Under Implem entatio n |    | 21.09 .2023 | 19.09 .2025 | 15.06 .2026 | 9  | 718. 9 - | Work delaye d due to Wild Life Clearan ce                     |
| 9( g) | 4 Laning Badvel - Nellore Section of NH-67    | Andhr a Prade sh Krishna patnam Port | 108. 13 | Bids invited           | -  | -           | -           | -           | -  | -        | -                                                             |
| 9( h) | Construc tion of Four- lane loop connecti     | Andhr a Prade sh Krishna patnam Port | 5.43    | DPR in progres s       | -  | -           | -           | -           | -  | -        | Project scope change d as per                                 |

| ng from Narikella palli to Krishnap atnam Port North gate   |                  |                     |                        |                                                |                                                |
|-------------------------------------------------------------|------------------|---------------------|------------------------|------------------------------------------------|------------------------------------------------|
| 10 the hinterlan d road From Naidupet                       | Andhr a Prade sh | Krishna patnam Port | Under Implem entatio n | Project corridor being developed in 8 packages | Project corridor being developed in 8 packages |

<!-- image -->

| District of AP to Krishnag iri -in TN           |                  |                     |        |                 |             |             |             |    |       |    |    |
|-------------------------------------------------|------------------|---------------------|--------|-----------------|-------------|-------------|-------------|----|-------|----|----|
| 6L of Renigunt a to Naidupet a section of NH-71 | Andhr a Prade sh | Krishna patnam Port | 57.0 5 | Work Comple ted | 31.01 .2022 | 31.01 .2024 | 07.04 .2025 | 14 | 189 9 | -  | -  |

|        |                                                  |                  |                     |        |                        |             |             |             |    |          |    |    | clearan ce from Railwa ys.                                    |
|--------|--------------------------------------------------|------------------|---------------------|--------|------------------------|-------------|-------------|-------------|----|----------|----|----|---------------------------------------------------------------|
| 10 (b) | Renigunt a- Mallavar am (NH- 205)                | Andhr a Prade sh | Krishna patnam Port | 17.4 0 | Under Implem entatio n | 14.12 .2024 | 13.12 .2026 | 13.12 .2026 | -  | 862. 11  |    |    | No delay                                                      |
| 10 (c) | 6L of Chittoor to Mallavar am section of NH- 140 | Andhr a Prade sh | Krishna patnam Port | 61.1 3 | Work Comple ted        | 04.01 .2019 | 29.09 .2021 | 08.06 .2023 | 20 | 233 0.81 | -  | -  | Work comple ted on 08.06.2 023. Work delaye d due to delay in |

<!-- image -->

| 10 (d)   | Chittoor- SP/TN Border (Shantip uram Nalagam palli NH-   | Andhr a Prade sh   | Krishna patnam Port   | 5.45   | Under Implem entatio n   | 18.05 .2023   | 18.12 .2024   | 02.02 .2026   | 14   | 149. 77   | -   | -   |
|----------|----------------------------------------------------------|--------------------|-----------------------|--------|--------------------------|---------------|---------------|---------------|------|-----------|-----|-----|

| 10 (e)   | AP-TN Border- Ranipatt ai   | Tamil Nadu   | Krishna patnam Port   | 28.0 2   | Conces sion Agreem ent signed on 18.03.2 025; Appoint ed Date to be declare d   | -           | -           | -           |   - | 133 8.14   | -        | -       | -                                                                                |
|----------|-----------------------------|--------------|-----------------------|----------|---------------------------------------------------------------------------------|-------------|-------------|-------------|-----|------------|----------|---------|----------------------------------------------------------------------------------|
| 10 (f)   | Ranipatt ai- Krishnag iri   | Tamil Nadu   | Krishna patnam Port   | 148. 30  | Comple ted                                                                      | 07.06 .2011 | 04.12 .2013 | 16.02 .2016 |  26 | 125 0      | 138 0.73 | 130 .73 | Delay in Land Acquisi tion due to protest from the land owners deman ding higher |

| 11   | Road connecti vity to Belekeri   | Karna taka   | Beleker i   | 54.6 8   | Under Implem entatio n   | 07.12 .2020   | 07.12 .2022   | 31.12 .2025   | 37   | 360. 6   | -   |
|------|----------------------------------|--------------|-------------|----------|--------------------------|---------------|---------------|---------------|------|----------|-----|

|   12 | Yekkam bi-Haveri (Sirsi- Yekkam bi- Haveri)                    | Karna taka        | Beleker i 74.9 8   | Under Implem entatio n   | 08.03 .2022   | 07.03 .2024   | 31.03 .2027   | 37   |   174 | -   | -   | Work delaye d due to Forest clearan ce and encroa chment in the Right of Way.   |
|------|----------------------------------------------------------------|-------------------|--------------------|--------------------------|---------------|---------------|---------------|------|-------|-----|-----|---------------------------------------------------------------------------------|
|   13 | Road connecti vity from kasarka d side of Honnava r Port to NH | Karna taka Honnav | ar 4.58            | Under Implem entatio n   | 05.12 .2024   | 06.06 .2026   | 06.06 .2026   | -    |  87.5 | -   | -   | No delay                                                                        |

| 14 Widening to 4 lane from Km 51.60 to 76.20 (Hebri to Parkala) and from Km 85.20 to 88.90 (Karavali junction to Malpe) of   | Malpe   | 28.3   | Under Implem entatio n   | 26.12 .2022   | 25.12 .2024   | 30.11 .2025   | 11   | 181. 25   | 202. 8   | 21. 55   |
|------------------------------------------------------------------------------------------------------------------------------|---------|--------|--------------------------|---------------|---------------|---------------|------|-----------|----------|----------|

| EPC Mode under Annual plan 2021-22 (Job No. NH- 169A- KNT- 2021-22- 927   |            |        |                        |             |             |             |    |         |    |    | Breast wall, retainin g wall, Box culvert s, RCC Drains etc. not include d in the orginal scope.   |
|---------------------------------------------------------------------------|------------|--------|------------------------|-------------|-------------|-------------|----|---------|----|----|----------------------------------------------------------------------------------------------------|
| 2 to 4 laning of NH-169 from Mangalo re to Mudabid ri to Karkala          | Karna taka | 45.0 1 | Under Implem entatio n | 10.10 .2022 | 08.10 .2024 | 30.06 .2026 | 21 | 113 7   | -  | -  | Work delaye d due to delay in Land Acquisi tion                                                    |
| Improve ment of flyover from Dabolim                                      | Goa        | 4.57   | Under Implem entatio n | 01.08 .2024 | 31.07 .2026 | 31.07 .2026 | -  | 237. 60 | -  | -  | No delay                                                                                           |

|        | airport to MES College Junction on NH 566 and flyover/V UP at Queeny Nagar   |              |                             |                        |             |             |                                                                                                                                                                                                                                                                                                                                                            |                                                                                                                                                                                                                                                                                                                                                            |                                                                                                                                                                                                                                                                                                                                                            |                                                                                                                                                                                                                                                                                                                                                            |                                                                                                                                                                                                                                                                                                                                                            |                                                                                                                                                                                                                                                                                                                                                            |
|--------|------------------------------------------------------------------------------|--------------|-----------------------------|------------------------|-------------|-------------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| 17     | 4 laning of Panvel to Indapur section of NH 17 - Phase 3                     | Mahar ashtra | Jawaha rlal Nehru Port 84.6 | Termina ted            | 19.12 .2011 | 16.06 .2014 | The original contract was terminated the concession agreement under Article 37 on 17.11.2021 & the project has been divided into 2 contract packages as under: - (i) 0 - 42.300 Km (Panvel to Kasu) - the project is likely to be completed by 30.09.2025 (ii) 42.300 - 84.600 Km (Kasu to Indapur) - the project is likely to be completed by 31.12.2025. | The original contract was terminated the concession agreement under Article 37 on 17.11.2021 & the project has been divided into 2 contract packages as under: - (i) 0 - 42.300 Km (Panvel to Kasu) - the project is likely to be completed by 30.09.2025 (ii) 42.300 - 84.600 Km (Kasu to Indapur) - the project is likely to be completed by 31.12.2025. | The original contract was terminated the concession agreement under Article 37 on 17.11.2021 & the project has been divided into 2 contract packages as under: - (i) 0 - 42.300 Km (Panvel to Kasu) - the project is likely to be completed by 30.09.2025 (ii) 42.300 - 84.600 Km (Kasu to Indapur) - the project is likely to be completed by 31.12.2025. | The original contract was terminated the concession agreement under Article 37 on 17.11.2021 & the project has been divided into 2 contract packages as under: - (i) 0 - 42.300 Km (Panvel to Kasu) - the project is likely to be completed by 30.09.2025 (ii) 42.300 - 84.600 Km (Kasu to Indapur) - the project is likely to be completed by 31.12.2025. | The original contract was terminated the concession agreement under Article 37 on 17.11.2021 & the project has been divided into 2 contract packages as under: - (i) 0 - 42.300 Km (Panvel to Kasu) - the project is likely to be completed by 30.09.2025 (ii) 42.300 - 84.600 Km (Kasu to Indapur) - the project is likely to be completed by 31.12.2025. | The original contract was terminated the concession agreement under Article 37 on 17.11.2021 & the project has been divided into 2 contract packages as under: - (i) 0 - 42.300 Km (Panvel to Kasu) - the project is likely to be completed by 30.09.2025 (ii) 42.300 - 84.600 Km (Kasu to Indapur) - the project is likely to be completed by 31.12.2025. |
| 17 (a) | (4 Laning of Panvel to Kasu section                                          | Mahar ashtra | Jawaha rlal Nehru Port 42.3 | Under Implem entatio n | 29.03 .2023 | 28.12 .2023 | 30.09 .2025                                                                                                                                                                                                                                                                                                                                                | 21                                                                                                                                                                                                                                                                                                                                                         | 151. 26                                                                                                                                                                                                                                                                                                                                                    | 151. 26                                                                                                                                                                                                                                                                                                                                                    | -                                                                                                                                                                                                                                                                                                                                                          | Work delaye d due to delay in land                                                                                                                                                                                                                                                                                                                         |

|        | from km 0 - km 42.300                                          |              |      |                        |             |             |             |    |     |     |    | acquisi tion, Utility shifting , Encroa chment and also on accoun t of Slow progres s by the Contra ctor .   |
|--------|----------------------------------------------------------------|--------------|------|------------------------|-------------|-------------|-------------|----|-----|-----|----|--------------------------------------------------------------------------------------------------------------|
| 17 (b) | 4 Laning of Kasu to Indapur section from km 42.300 - km 84.600 | Mahar ashtra | 42.3 | Under Implem entatio n | 18.11 .2022 | 17.05 .2024 | 31.12 .2025 | 19 | 332 | 332 | -  | Work delaye d due to delay in land acquisi tion, Utility shifting                                            |

|    |                                      |         |              |      |                        |             |             |             |    |     |         |    | , Encroa chment and also accoun t Slow progres s the Contra                                              |
|----|--------------------------------------|---------|--------------|------|------------------------|-------------|-------------|-------------|----|-----|---------|----|----------------------------------------------------------------------------------------------------------|
| 18 | 4 laning of Duburi- Paradip via NH53 | Odish a | Paradip Port | 39.4 | Under Implem entatio n | 11.02 .2020 | 08.08 .2022 | 31.12 .2025 | 38 | 577 | 492. 83 | -  | ctor . Constr uction of 08 Nos. of VUPs under COS, COVID, rain, public agitatio n, poor mobiliz ation of |

| 19    | 8 Laning of Chandik hole - Paradip via NH 53                   | Odish a   | Paradip Port   | Under Implem entatio n   | Project corridor being devloped in 4 packages   | Project corridor being devloped in 4 packages   | Project corridor being devloped in 4 packages   | Project corridor being devloped in 4 packages                                                      | Project corridor being devloped in 4 packages                                                      | Project corridor being devloped in 4 packages                                                      | Project corridor being devloped in 4 packages                                                      | Project corridor being devloped in 4 packages   | Project corridor being devloped in 4 packages   | Project corridor being devloped in 4 packages   | Project corridor being devloped in 4 packages   |
|-------|----------------------------------------------------------------|-----------|----------------|--------------------------|-------------------------------------------------|-------------------------------------------------|-------------------------------------------------|----------------------------------------------------------------------------------------------------|----------------------------------------------------------------------------------------------------|----------------------------------------------------------------------------------------------------|----------------------------------------------------------------------------------------------------|-------------------------------------------------|-------------------------------------------------|-------------------------------------------------|-------------------------------------------------|
| 19    | Paradip Section of NH-53 (Old NH - 5A) from Km.0.00 to Km.18.0 | Odish     | Paradip        | Under Implem entatio     | 15.12 .2023                                     | 14.03 .2026                                     | 711                                             | Work delaye d due to interru ption in supply of fly ash, Public resista nce for deman d of additio | Work delaye d due to interru ption in supply of fly ash, Public resista nce for deman d of additio | Work delaye d due to interru ption in supply of fly ash, Public resista nce for deman d of additio | Work delaye d due to interru ption in supply of fly ash, Public resista nce for deman d of additio |                                                 |                                                 |                                                 |                                                 |
|       | 0(pkg I)                                                       |           | Port           | n                        |                                                 |                                                 |                                                 |                                                                                                    |                                                                                                    |                                                                                                    |                                                                                                    |                                                 |                                                 |                                                 |                                                 |
| .2025 |                                                                |           |                |                          |                                                 |                                                 |                                                 |                                                                                                    |                                                                                                    |                                                                                                    |                                                                                                    |                                                 |                                                 |                                                 |                                                 |
|       |                                                                |           |                |                          | 14.12                                           |                                                 | -                                               |                                                                                                    |                                                                                                    |                                                                                                    |                                                                                                    |                                                 |                                                 |                                                 |                                                 |
|       |                                                                |           |                |                          |                                                 |                                                 |                                                 |                                                                                                    | (a)                                                                                                |                                                                                                    |                                                                                                    |                                                 |                                                 |                                                 |                                                 |
|       |                                                                | a         |                |                          |                                                 |                                                 |                                                 |                                                                                                    |                                                                                                    |                                                                                                    |                                                                                                    |                                                 |                                                 |                                                 |                                                 |
|       |                                                                |           | 18             |                          |                                                 |                                                 |                                                 |                                                                                                    |                                                                                                    |                                                                                                    |                                                                                                    |                                                 |                                                 |                                                 |                                                 |

<!-- image -->

|        |                                                                             |         |              |    |                        |             |             |             |    |         |    |    | nal underp asses.                                                                                                    |
|--------|-----------------------------------------------------------------------------|---------|--------------|----|------------------------|-------------|-------------|-------------|----|---------|----|----|----------------------------------------------------------------------------------------------------------------------|
| 19 (b) | Paradip Section of NH-53 (Old NH - 5A) from Km.18.0 0 to Km.39.0 0 (pkg II) | Odish a | Paradip Port | 21 | Under Implem entatio n | 15.12 .2023 | 14.12 .2025 | 14.03 .2026 |  3 | 742. 25 | -  | -  | Work delaye d due to interru ption in supply of fly ash, Public resista nce for deman d of additio nal underp asses. |
| 19 (c) | Paradip Section of NH-53 (Old NH - 5A)                                      | Odish a | Paradip Port | 21 | Under Implem entatio n | 15.12 .2023 | 14.12 .2025 | 14.03 .2026 |  3 | 762. 75 | -  | -  | Work delaye d due to interru                                                                                         |

|        | from Km.39.0 0 to Km.60.0 0(pkg III)                                      |                      |        |                        |             |                         |    |         |    |    | ption in supply of fly ash, Public resista nce for deman d of additio nal underp asses.    |
|--------|---------------------------------------------------------------------------|----------------------|--------|------------------------|-------------|-------------------------|----|---------|----|----|--------------------------------------------------------------------------------------------|
| 19 (d) | Paradip Section of NH-53 (Old NH - 5A) fromKm. 60.00 to Km.76.4 6(pkg IV) | Odish a Paradip Port | 16.6 4 | Under Implem entatio n | 01.11 .2024 | 31.10 .2026 31.01 .2027 |  3 | 808. 48 | -  | -  | Work delaye d due to interru ption in supply of fly ash, Public resista nce for deman d of |

|    |                                             |            |               |        |                        |             |             |             |    |       |    |    | additio nal underp asses.                                                                                               |
|----|---------------------------------------------|------------|---------------|--------|------------------------|-------------|-------------|-------------|----|-------|----|----|-------------------------------------------------------------------------------------------------------------------------|
| 20 | Madurav oyal Elevated road corridor project | Tamil Nadu | Chenna i Port | 20.9 4 | Under Implem entatio n | 23.11 .2023 | 20.05 .2026 | 20.02 .2027 |  9 | 357 0 | -  | -  | Work delaye d due to Delay in handin g over of coovu m bounda ry by Water Resour ces Depart ment (WRD) and NGT directio |

|    |                                                                                            |              |                              |      |                        |             |             |               |      |         |    |    | ns for stoppa ge of work in coovu m river during monso on season.                     |
|----|--------------------------------------------------------------------------------------------|--------------|------------------------------|------|------------------------|-------------|-------------|---------------|------|---------|----|----|---------------------------------------------------------------------------------------|
| 21 | Kona Express way                                                                           | West Benga l | Syama Prasad Mookerj ee Port | 7.19 | Under Implem entatio n | 06.06 .2024 | 03.12 .2026 | 03.12 .2026   | -    | 720. 67 | -  | -  | No delay                                                                              |
| 22 | Double Lane to- 4 Lane Road connecti ng Gaighat Jetty and NH- 19/82 (National Waterwa y-1) | Bihar        | Gaighat Jetty                | 1.18 | Under Implem entatio n | 19.07 .2024 | -           | 31.12 .2026 - | 3.26 |         | -  | -  | Gaigha t Jetty is being connec ted to NH-19 through 2 Lane Service Road running along |

| NH-19. One Upram p facility to Connec t 2 Lane Service Road with Main Carriag eway is being constru cted under CoS of New MG Setu Work. CoS Order of   |
|--------------------------------------------------------------------------------------------------------------------------------------------------------|

| Total 1266   | .32   | 236 58.0 3   | Total 1266   |
|--------------|-------|--------------|--------------|

*****