Lok Sabha Question No. 560 (UNSTARRED), answered on 2024-07-25
Subject: Status of NH-16 Projects in Andhra Pradesh
Ministry: ROAD TRANSPORT AND HIGHWAYS
Asked by: Shri Sribharat Mathukumilli

## GOVERNMENT OF INDIA MINISTRY OF ROAD TRANSPORT AND HIGHWAYS

LOK SABHA UNSTARRED QUESTION NO. 560 ANSWERED ON 25 TH  JULY, 2024

## STATUS OF NH-16 PROJECTS IN ANDHRA PRADESH

560.   SHRI SRIBHARAT MATHUKUMILLI:

Will the Minister of ROAD TRANSPORT AND HIGHWAYS

सड़क परिवहन औि िाजमार्ग मंत्री

be pleased to state:

- (a) the  details  and  the  current  status  of  NH16  project  in  Andhra Pradesh  along  with  ongoing  and  completed  projects  linked  to  NH-16 during the last five years along with their respective timelines;
- (b) the  details  of  the  total  funds  allocated,  disbursed,  and  utilized during the last five years for NH16 projects in Andhra Pradesh, yearwise;
- (c) whether the Detailed Project Report (DPR) is available for NH16 projects  in  Andhra  Pradesh,  if  so,  the  details  thereof  and  if  not,  the reasons therefor; and
- (d) whether any delays/challenges encountered in the execution of NH16 projects in Andhra Pradesh and if so, the details thereof and if not, the reasons therefor?

## ANSWER

THE MINISTER OF ROAD TRANSPORT AND HIGHWAYS (SHRI NITIN JAIRAM GADKARI)

(a) to (d) The details are Annexed.

Annexure

Annexure  referred  to  in  reply  to  part  (a)  to  (d)  of  Lok  Sabha  Unstarred Question No. 560 answered on 25.07.2024 asked by Shri Sribharat Mathukumilli regarding status of NH-16 projects in Andhra Pradesh.

Details of projects completed on NH-16 in the State of Andhra Pradesh in las t 5 years (from 2019-20 to 2023-24)

|   S No | Name of Project                                                                                                                                                                                                                                                                   | Length in Km                                   |   Sanctio ned Co st (Rs. in Crore ) |   Expenditu re in Cr | Schedul ed Com pletion Date   | Actual Comple tion Date   | Reasons for delay, if any                                          |
|--------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------------------------------------------|-------------------------------------|----------------------|-------------------------------|---------------------------|--------------------------------------------------------------------|
|      1 | Capacity Augm entation of the existing 4 lane stretch from lc hhapuram to N arasannapeta f rom Km 470.41 5 to Km 580.70 0 of NH-16 on                                                                                                                                             | 13.44                                          |                              592.89 |               529.43 | 09.11.20 19                   | 18.02.2 021               | Delay in shif ting of Utiliti es and impa ct of Covid-1 9 Pandemic |
|      2 | EPC mode Six laning of N arasannapeta- Ranastalam se ction of NH-16 (Old NH-5) fro m design KM. 5 80.671 (Existin g KM. 580.700) to design KM. 634.861 (Existi ng KM. 634.00 0) (Design leng th = 54.19 in K M) in the State of Andhra Prad esh (Phase-V) on Hybrid Annu ity Mode | 54.19 (4. 56 Km R anastala m bypass descope d) |                             1803.89 |              1046.41 | 01.07.20 21                   | 20.01.2 022               | Delays due t o COVID-19 Pandemic                                   |

|   3 | Six-laning of N H-16 from Ran astalam to Ana ndapuram (Vis akhapatnam) (f rom km 634.00 0 to km 681.00 0) in the state of Andhra Prad esh under NHD P Phase-V (Pac kage II)on Hybr id Annuity Mode                                                                                 |     47 |   1632.08 |   1060.96 | 11.08.20 20   | 24.09.2 020   | Delays due t o COVID-19 Pandemic   |
|-----|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------|-----------|-----------|---------------|---------------|------------------------------------|
|   4 | Six laning of A nandapuram- P endurthi-Anaka palli section of NH-5 (new NH- 16) from Km.68 1.000 (Existing Km.681.000) to Km.731.780 (E xisting Km.742 .400) (Design L ength = 50.780 km) in the Stat e of Andhra Pr adesh under B haratmala Pari yojana on Hybr id Annuity Mod e. | 50.78  |   2957.25 |   1979.57 | 01.10.20 21   | 08.11.2 021   | Delays due t o COVID-19 Pandemic   |
|   5 | Four laning of Gundugolanu D evarapalli Kov vuru section of NH-16 (old SH- 107) from Desi gn Chainage k m 15.320 (Exis                                                                                                                                                             | 69.884 |   3000.57 |   1999.21 | 18.04.20 21   | 10.07.2 021   | Delays due t o COVID-19 Pandemic   |

|    | ting Km. 15.70 0) to Design Ch ainage Km 85. 204 (Existing K m. 81.400) in t he State of An dhra Pradesh u nder Bharatma la Pariyojana o n Hybrid Annui                                                                  |                                                  |        |        |             |             |                                                                                                                                                                                                                     |
|----|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------------------------------------------------|--------|--------|-------------|-------------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|  6 | ty Mode. 6 laning of exis ting 4-lane roa d from Gundug olanu (Km.102 3.280) to Kalap arru (Km.1050. 680) of NH-16 i n the State of Andhra Prades h under NHDP Phase-V under Bharatmala Pa riyojana on EP C mode (Pkg-I) | 27.40 (1. 425Km l ength de scoped t owards ROBs) | 665.59 | 623.99 | 30.07.20 21 | 15.06.2 023 | Impact of C OVID -19 (1s t wave and 2 nd wave) No n-availability of soil. The Project progress wa s also been affected by t he extended rains and del ay in approv al of GAD of ROBs for Revised spa n arrangemen t |

<!-- image -->

|   7 | 6 laning of exis ting 4-lane d from ru (Design 1050.680)                                                                                                                                                                                    |   roa Kalapar Km to C 27.40 (0. 430 Km length d escoped ) |   670.77 |   606.53 | 24.08.20 20   | 30-01-2 022 (PC .2022 ( CC)         | C)01.03 Impact of C OVID -19 (1s t wave and 2 nd wave) an d Delay in ha                                                                                                                            |
|-----|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------------------------------------------------------|----------|----------|---------------|-------------------------------------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|   8 | Pkg - II) 6 laning of Vija yawada bypass from Chinna Av utupalli (Desig n Ch.0+000) to Gollapudi (Desi gn Ch. 30+000) in Vijayawada - Gundugolanu Section of NH- 16 in the State of Andhra Prad esh under Bhar atmala Pariyoj ana on Hybrid |                                                        30 |  1581.24 |  1438.66 | 17-02-20 23   | 20.03.2 024 (PC recom mende d date) | Impact of C OVID -19 , U nseasonal R ains, Delay i n utility shift ng and Dela y in approval of Competen t Authority t owards pay ment of com pensation pr oposal to th e affected fa rmers due to |

|    | Annuity Mode (PKG-III)                                                                                                                                                                                                                                           |       |        |        |             |             | shifting of El ectrical Utilities                                                                                                                                                      |
|----|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------|--------|--------|-------------|-------------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|  9 | Construction o f 3 Lane Weste rn Side Flyover from Design K m.0.300 (existi ng Km.1098.68 0 (before Jyoth i Mahal Junctio n)) to Design K m.2.770 (existi ng Km.1096.21 0 (beyond Ram esh Hospital J unction)) on N H-16 in the Sta te of Andhra Pr adesh on EPC | 2.47  | 110.59 | 102.34 | 28.04.20 22 | 13.12.2 021 | NA                                                                                                                                                                                     |
| 10 | Mode Construction o f Half Flyover a t Km.1082.320 (Design Chaina ge at Km.0.740 at Vijayawada Airport near Ga nnavaram on G undugolanu - V ijayawada Sect ion of NH-16 in the State of An dhra Pradesh o n EPC Mode to wards rectifica                          | 1.415 |  33.15 |  31.43 | 24.04.20 23 | 21.12.2 023 | a) Additional Electrical Ut ility Shifting not covered in EPC agree ment b) Shifting of Half-Flyover location fro m Km 0+740 to Km. 0+65 0 as per Aut hority instructions c) Work obst |

|    | tion of Black S pot ID: AP-(02)- 093                                                                                                                                                                                                                   |         |         |         |             |             | ruction by A ndhra Prade sh Police de partment for VIP/VVIP traf fic adjustment at Airport                                                                                                |
|----|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|---------|---------|-------------|-------------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| 11 | Construction o f 3-lane Fly-ove r of 1470mts le ngth of elevate d structure co mplete with ap proaches on ea st side of NH-1 6 from benz cir cle to Ramesh hospital juncti on as part of 4- lane Vijayawad a - Machilipatn am section of NH-65 under E |   2.47  | 113.155 | 112.655 | 23.11.20 18 | 03.02.2 020 | Finalisation of alignment , location an d approval of GAD and TC S towards C onstruction of Benz Circl e Flyover (2) request o f local reside nts for under pass at fakir gudem juncti on |
| 12 | PC Mode Chilakaluripet - Nellore Secti on of NH-16 fro m km.1182.802 to km.1366.54 7 under DBFOT pattern (BOTm ode)                                                                                                                                    | 183.745 | 961.55  | 895.26  | 21.05.20 14 | 01.12.2 022 | Impact of C OVID -19 (1s t wave and 2 nd wave) an d Delay in ha nding over of Land due to Court Case                                                                                      |
| 13 | Development o f Emergency L anding Facility on Chilakalurip et - Nellore Se                                                                                                                                                                            |   4.6   |  82.74  |  75.94  | 01.11.20 19 | 31.03.2 025 | Impact of C OVID -19 (1s t wave and 2 nd wave) an d delay due                                                                                                                             |

|    | ction from km. 1210.00 to km. 1214.600                                                                                                                                                                                               |         |            |            |             |             | to Land Acq uisition.                                                                                                                                                                         |
|----|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|------------|------------|-------------|-------------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| 14 | Development o f Emergency L anding Facility on Chilakalurip et - Nellore Se ction from km. 1273.00 to km.                                                                                                                            |   3.6   | 72.86      | 71.45      | 21.08.20 20 | 31.03.2 025 | Impact of C OVID -19 (1s t wave and 2 nd wave) an d delay due to Land Acq uisition.                                                                                                           |
| 15 | 1278.00 Four / Six lanin g (Permanent r estoration of fl ood damaged s tretches) from Km 83/350 to k m 83/680 and f rom km 136/91 0 to km 140/40 0 of Tada - Nel lore section of NH-16 in the st ate of Andhra Pradesh on EP C Mode. |   3.82  | 148.11     | 148.11     | 04.06.20 21 | 31.05.2 023 | Impact of C OVID -19 pan demic and d elay due t o Non-availa bility of Grav el due to loc al governme nt procedure s The Project progress wa s also affect ed due to NI VAR & BURE VI cyclone |
|    | Total                                                                                                                                                                                                                                | 522.219 | 14426.4 35 | 10721.94 5 |             |             |                                                                                                                                                                                               |

| Details of Ongoing Projects on NH-16 in the State of Andhra Pradesh   | Details of Ongoing Projects on NH-16 in the State of Andhra Pradesh   | Details of Ongoing Projects on NH-16 in the State of Andhra Pradesh   | Details of Ongoing Projects on NH-16 in the State of Andhra Pradesh   | Details of Ongoing Projects on NH-16 in the State of Andhra Pradesh   | Details of Ongoing Projects on NH-16 in the State of Andhra Pradesh   | Details of Ongoing Projects on NH-16 in the State of Andhra Pradesh   |
|-----------------------------------------------------------------------|-----------------------------------------------------------------------|-----------------------------------------------------------------------|-----------------------------------------------------------------------|-----------------------------------------------------------------------|-----------------------------------------------------------------------|-----------------------------------------------------------------------|
| S No                                                                  | Name of Pr oject                                                      | Length in Km                                                          | Sanctio ned Cos t (Rs. in Expendi in                                  | Schedule d tion                                                       | Likely Co mpletion Date                                               | Reasons for delay, if any                                             |
|                                                                       |                                                                       |                                                                       | ture (Rs.                                                             | Comple                                                                |                                                                       |                                                                       |
|                                                                       |                                                                       |                                                                       | Crore                                                                 | Date                                                                  |                                                                       |                                                                       |
|                                                                       |                                                                       |                                                                       | Crore)                                                                |                                                                       |                                                                       |                                                                       |

|   1 | 6L of Chilak aluripet byp ass from k m. 357.400 to km. 371. 920 of NH-1 6                                                                     |   16.384 |   907.22 |   425.65 | 19.03.202 3   | 31.10.202 4   | 1. Delay in a ccording ap proval for ex traction of G ravel/ Earth , unprecede nted extend ed rain fall and delay i n shifting of utilities and clearing LA Hindrances   |
|-----|-----------------------------------------------------------------------------------------------------------------------------------------------|----------|----------|----------|---------------|---------------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|   2 | Six Laning of Vijayawa da Bypass f rom Gollap udi to Chin nakakani in Vijayawada - Gundugola nu Section from km. 30 .00 to km. 4 7.881 (Pkg-I |   17.881 |  1608.48 |   531.34 | 04.01.202 4   | 14.04.202 5   | Delay in han ding over of transition po rtion at new alignment a nd other con current dela ys due to CO VID-19 and unseasonal                                            |
|   3 | V) Constructio n of (i) VUP at km 1379. 934 of NH-1 6 [Golagam udi Junctio n with Blac kspot ID:AP -(02)-392], s ervice road from km 13       |    3.43  |   102.91 |    10.27 | 18.06.202 4   | 25.12.202 4   | rains. Delay due t o Utility Shif ting og 132 KV line and Mobilization of resources.                                                                                     |

| Colony Jun ction with Blackspot I D:AP-(02)-1 88] & (ii) Fl yover at km 1383.195 of NH-16 [Nell ore T-Junct ion with Bla ckspot ID:A P-(02)-189 f or rectificat ion of Black spot in the state of An dhra Prade sh on EPC Mode).   |        |         | 967.26   |
|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------|---------|----------|
| Total                                                                                                                                                                                                                              | 37.695 | 2618.61 |          |

| Details of DPR projects for NH-16 in the State of Andhra Pradesh   | Details of DPR projects for NH-16 in the State of Andhra Pradesh                                                                                                                                                   | Details of DPR projects for NH-16 in the State of Andhra Pradesh   | Details of DPR projects for NH-16 in the State of Andhra Pradesh   |
|--------------------------------------------------------------------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------------------------------------------------------------------|--------------------------------------------------------------------|
| S No                                                               | DPR Corridor Name                                                                                                                                                                                                  | Length in Km                                                       | Status                                                             |
| 1                                                                  | Construction of 6-lane elevated corridor and its approaches from Km. 629+860 to Km. 634+000 (Existing Chainage) in Ranastalam town portion in the state of Andhra Pradesh.                                         | 4.59                                                               | DPR has been taken up                                              |
| 2                                                                  | Construction of Grade separated structures at various junctions of NH16 passing through Visakhapatnam City limits from Km. 682+980 to Km.741+246 (as per site requirement) on NH-16 in the state of Andhra Pradesh | 58.276                                                             | DPR has been taken up                                              |
| 3                                                                  | Augmentation of 4-laning of Anakapalli - Annavaram - Diwancheruvu Section from Km. 741.255 to Km. 903.000 of NH-16 (Package - 3 & 4 of TOT Bundle - 1) to 6 lane Partial Access Controlled Highway                 | 162.25                                                             | DPR has been taken up                                              |

|    | standard in the state of Andhra Pradesh.                                                                                                                                                                                           |         |                       |
|----|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|-----------------------|
| 4  | Consultancy Services for preparation of Feasibility/DPR for various safety measures towards Zero Fatality Corridor, on Chilakaluripeta to Nellore section of NH-16 from Km. 1182.802 to Km 1366.547 in the state of Andhra Pradesh | 183.745 | DPR has been taken up |
| 5  | Rectification of Accident Blackspots Chillakur center at Km. 133+915 (VUP), AP-(02)-114 (Sri city zero point at Km. 65+558 (Flyover)) in the state of Andhra Pradesh under EPC mode                                                |   5.32  | DPR has been taken up |
|    | Total                                                                                                                                                                                                                              | 414.181 |                       |

*****