Lok Sabha Question No. 1002 (UNSTARRED), answered on 2024-02-08
Subject: Six-laning work of National Highway-48
Ministry: ROAD TRANSPORT AND HIGHWAYS
Asked by: Shriniwas Dadasaheb Patil

## be pleased to state:

- (a) the current status of the six-laning work of NH-48 from Pune to Kagal (Old NH-4) between Shendre-Kagal section and Shendre-Pune section;
- (b)     the time by which both projects would be completed;
- (c) the current status of the construction of the Flyover at Karad and the time by which it would be completed;
- (d) the  current  status  of  construction  of  Segmental  Flyover  project  at Umbraj Tehsil Karad;
- (e) the  current  status  of  the  construction  of  over  bridges  at  Nagthane, Satara and Vele, Tehsil Wai;
- (f) the current status of the construction work of S-Turn near Khambatki Ghat and the details of specific challenges or developments related to this project; and
- (g) the current status of the construction of the Over Bridges at Shirwal and Pargaon in Khandala Tehsil?

## ANSWER

THE MINISTER OF ROAD TRANSPORT AND HIGHWAYS (SHRI NITIN JAIRAM GADKARI)

## GOVERNMENT OF INDIA

## MINISTRY OF ROAD TRANSPORT AND HIGHWAYS

## LOK SABHA UNSTARRED QUESTION NO. 1002

## ANSWERED ON 8 TH  FEBRUARY 2024

## SIX-LANING WORK OF NATIONAL HIGHWAY-48

## 1002. SHRI SHRINIWAS PATIL:

## Will the Minister of ROAD TRANSPORT AND HIGHWAYS

सड़क परिवहन औि िाजमार्ग मंत्री

(a)  and  (b)  The  details  of  six  laning  work  of  NH-48  from  Pune  to  Kagal  is attached at Annexure. (c)     The construction of Flyover at Karad has been undertaken (27% physical progress) with scheduled revised completion date as October, 2024. (d)     The flyover Umbraj Tehsil Karad was not approved. (e)     The work of VUP at Nagthane has been taken up. Further, construction of flyover and LVUP in Vele village, District Satara of Pune -Satara section of NH-48 has been approved. (f)      The project of construction of six lane twin tunnel in Khambataki Ghat on NH-4 has been undertaken with revised schedule date of completion as 31.12.2024. (g)     The DPR for feasibility study of flyover at Pargaon and Shirwal has been awarded.

ANNEXURE

ANNEXURE REFERRED TO IN REPLY TO PART (a) AND (b) OF LOK SABHA UNSTARRED QUESTION NO. 1002 ANSWERED ON 8 TH  FEBRUARY 2024 ASKED BY SHRI SHRINIWAS PATIL REGARDING SIX-LANING WORK OF NATIONAL HIGHWAY-48.

| Details of six laning work of NH-48 from Pune to Kagal    | Details of six laning work of NH-48 from Pune to Kagal   | Details of six laning work of NH-48 from Pune to Kagal      | Details of six laning work of NH-48 from Pune to Kagal   | Details of six laning work of NH-48 from Pune to Kagal   |
|-----------------------------------------------------------|----------------------------------------------------------|-------------------------------------------------------------|----------------------------------------------------------|----------------------------------------------------------|
| Name of Project                                           | Length (km)                                              | Length completed up to January 2024 / Physical progress (%) | Appointed Date                                           | Schedule revised date of Completion                      |
| 6 laning of Pune- Satara section of NH-48 on BOT          | 140.35                                                   | 137.73 / (98%)                                              | Oct-2010                                                 | 30.06.2024                                               |
| 6-laning of Satara-Kagal section of NH- 48, Pkg-I on EPC  | 62                                                       | 12.31 / (22.07%)                                            | 13.01.2023                                               | 12.01.2025                                               |
| 6-laning of Satara-Kagal section of NH- 48, Pkg-II on BOT | 67                                                       | 17.61 / (35.40%)                                            | 16.12.2022                                               | 15.12.2024                                               |

*****