Lok Sabha Question No. 2946 (UNSTARRED), answered on 2024-12-12
Subject: Pending National Highway Projects in Kalaburagi
Ministry: ROAD TRANSPORT AND HIGHWAYS
Asked by: Shri  Radhakrishna

be pleased to state:

- (a) the details of pending  National  Highways  (NHs)  Projects  in Kalaburagi including present status, completion timeline, reasons for the delay/funds allocated/utilized, etc.; and
- (b)  the  steps  that  the  Government  has  taken  to  ensure  the  timely completion of all pending and delayed projects in the region?

## THE MINISTER OF ROAD TRANSPORT AND HIGHWAYS

## ANSWER (SHRI NITIN JAIRAM GADKARI)

- (a)  &  (b)  Details  of  ongoing  projects  on  National  Highways  (NHs)  in Kalaburagi  in  the  state  of    Karnataka  along  with  sanctioned  cost, expenditure  incurred,  present  status,  reasons  for  delay,  if  any,  and scheduled/revised  scheduled  date  of  completion  of  the  projects  are Annexed.  Various  steps  such  as  streamlining  and  expediting  land acquisition  &  forest  clearance  processes,  close  coordination  with other Stakeholders,  revamping of dispute resolution  mechanism, frequent  review  meetings  with  concessionaires/contractors,  State Government  at  various  levels,  etc.  have  been  taken  up  for  timely completion of the NH projects in the region.

## GOVERNMENT OF INDIA

## MINISTRY OF ROAD TRANSPORT & HIGHWAYS LOK SABHA

## UNSTARRED QUESTION NO. 2946

ANSWERED ON 12 TH  DECEMBER,2024

## PENDING NATIONAL HIGHWAY PROJECTS IN KALABURAGI

2946. SHRI RADHAKRISHNA :

Will the Minister of ROAD TRANSPORT AND HIGHWAYS

सड़क परिवहन औि िाजमार्ग मंत्री

ANNEXURE

ANNEXURE  REFERRED  TO  IN  REPLY  TO  PARTS  (a)  &  (b)  OF  LOK SABHA UNSTARRED QUESTION NO. 2946 FOR ANSWER ON 12.12.2024 ASKED  BY  SHRI  RADHAKRISHNA  REGARDING  PENDING  NATIONAL HIGHWAY PROJECTS IN KALABURAGI

Details of ongoing projects on National Highways (NHs) in Kalaburagi in the state of  Karnataka along with sanctioned cost, expenditure incurred, present status, reasons for delay and scheduled/revised scheduled date of completion of the projects

|   Sl. No. | Project Name                                                                                                                                    | NH No   |   Total Length (km) | Total Project Cost (Rs in Cr)   |   Cumulati ve Physical Progress ( in %) |   Expen diture (Rs in Cr) till date | Scheduled / revised Scheduled Completion Date   | Reasons for delay                                   |
|-----------|-------------------------------------------------------------------------------------------------------------------------------------------------|---------|---------------------|---------------------------------|-----------------------------------------|-------------------------------------|-------------------------------------------------|-----------------------------------------------------|
|         1 | Development of 6 lane Access Controlled Greenfield Highway from Km. 26.000 to Km. 97.000, MH/KN Border (Badadal) to Maradgi S Andola section of | 150 C   |               71    | 2355.0 0                        |                                      36 |                              557    | 27-Jun-25                                       | NA                                                  |
|         2 | NH-150C. Balance work of construction of two/four lane with paved shoulder from Km. 54.370 to Km. 101.400                                       | 50      |               47.03 | 344.79                          |                                      97 |                              121.14 | 31-Dec-24                                       | Land Acquisit ion and Shifting of Utilities issues. |

|                 | (Bidar to Humnabad section) of NH-50                                                                                                                                               |                 |                 |                 |                 |                 |                               |                 |
|-----------------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------------|-----------------|-----------------|-----------------|-----------------|-------------------------------|-----------------|
| 3               | Realignment of road from Km 35.935 to 39.255 (Chowdapur village) Km 58.220 to Km 62.290 (Afzalpur town) and Km 70.125 to Km 72.920 (Ballurgi village) of NH-150E with 2 lane paved | 150 A           | 7.73            | 125.15          | 66              | 49.34           | 15-Jun-25                     | NA              |
| 4               | Construction of Yadgiri Bypass from Km. 70.900 to Km. 79.650 (Design chainages) of NH-150                                                                                          | 150             | 8.8             | 136.29          | 0               | 4.2             | Appointed Date to be declared | NA              |
| 5               | Work of 4 lane ROB at km 40.134(wadi) LC 03 on NH 150 including balance approaches work.                                                                                           | 150             | 2               | 87.64           | NA              | NA              | Under bidding                 | NA              |
| PBMC works      | PBMC works                                                                                                                                                                         | PBMC works      | PBMC works      | PBMC works      | PBMC works      | PBMC works      | PBMC works                    | PBMC works      |
| 1               | From 0 to 1.350                                                                                                                                                                    | 150             | 31.43           | 67.42           | 15              | 0               | 18-Jul-28                     | NA              |
| 2 20.6 to 22.60 | 2 20.6 to 22.60                                                                                                                                                                    | 2 20.6 to 22.60 | 2 20.6 to 22.60 | 2 20.6 to 22.60 | 2 20.6 to 22.60 | 2 20.6 to 22.60 | 2 20.6 to 22.60               | 2 20.6 to 22.60 |

| 3               | 30.8 to 30.050   |    |    | 4 5 19 6 7 32.05 8 9 10   |
|-----------------|------------------|----|----|---------------------------|
|                 | 1.35 to 19.00    |    |    |                           |
|                 | to 20.600        |    |    |                           |
|                 | 25.17 to 30.800  |    |    |                           |
|                 | to 34.00         |    |    |                           |
| 59.34 to 60.515 |                  |    |    |                           |
|                 | 150 E 10.57      | 15 | 0  | 62.5 to 69.850            |
|                 | 70.35 to 72.400  |    |    |                           |

*****