Lok Sabha Question No. 286 (UNSTARRED), answered on 2023-07-21
Subject: Setting up of AIIMS Institutes
Ministry: HEALTH AND FAMILY WELFARE
Asked by: Badruddin Ajmal, Vishnu Dutt Sharma, Janardan Singh Sigriwal, Adoor Prakash, Suresh Kodikunnil, Anto  Antony

## GOVERNMENTOFINDIA MINISTRY OFHEALTH AND FAMILY WELFARE DEPARTMENTOFHEALTH AND FAMILY WELFARE

## LOK SABHA UNSTARRED QUESTION NO-286 TO BE ANSWERED ON- 21/07/2023

## SETTING UPOFAIIMS INSTITUTES

## 286. SHRI M. BADRUDDIN AJMAL:

SHRI VISHNU DATT SHARMA:

SHRI JANARDAN SINGH SIGRIWAL:

ADV. ADOOR PRAKASH:

SHRI KODIKUNNILSURESH:

SHRI ANTO ANTONY:

Will the Minister of HEALTH AND FAMILY WELFARE be pleased to state:-

- (a) whether the Government has been making efforts to establish All India Institutes of Medical Sciences (AIIMS) in many States including Assam for the past several years and if so, the details thereof;
- (b) the number of AIIMS functional in the States/UTs other than Delhi;
- (c) the details of the under construction AIIMS for the last several years which have not been completed till date along with the reasons therefor;
- (d) whether the Government has taken stock of the status of these Branches of AIIMS; and
- (e) if so, the details thereof including current status each of such AIIMS including in Assam, Kerala and Patna?

## ANSWER THE MINISTER OF STATE IN THE MINISTRY OF HEALTH AND FAMILY WELFARE (DR. BHARATI PRAVIN PAWAR)

- (a) to (e) Pradhan Mantri Swasthya Suraksha Yojana (PMSSY) Scheme was announced in 2003 and was launched in 2006. The scheme aims at correcting regional imbalances in the availability of affordable tertiary healthcare services and augmenting facilities for quality medical education in the country.Under the Scheme, setting up of 22 new AIIMS have been

approved by the Cabinet in various phases. Status of functionality of all 22 new AIIMS including in Assam and Patna is at Annexure.

The Ministry closely and regularly monitors the progress of new AIIMS projects with all stakeholders to facilitate speedy completion of the projects. Completion of works depends upon various factors including transfer of encumbrance free land by the State Government, regulatory clearances and site specific issues.

## Annexure

## DETAILS OF 22 AIIMS INSTITUTES UNDER PMSSY

| S. No.   | Phase                                                                                                                                                                                                           | Location of AIIMS under PMSSY                                                                                                                                                                                   | Date of Cabinet Approval                                                                                                                                                                                        | Status of Functionality                                                                                                                                                                                         |
|----------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| 1 to 6   | Six (06) AIIMS at Bhopal (Madhya Pradesh), Bhubaneswar (Odisha), Jodhpur (Rajasthan), Patna (Bihar), Raipur (Chhattisgarh) and Rishikesh (Uttarakhand) established under Phase I of PMSSY, are fully functional | Six (06) AIIMS at Bhopal (Madhya Pradesh), Bhubaneswar (Odisha), Jodhpur (Rajasthan), Patna (Bihar), Raipur (Chhattisgarh) and Rishikesh (Uttarakhand) established under Phase I of PMSSY, are fully functional | Six (06) AIIMS at Bhopal (Madhya Pradesh), Bhubaneswar (Odisha), Jodhpur (Rajasthan), Patna (Bihar), Raipur (Chhattisgarh) and Rishikesh (Uttarakhand) established under Phase I of PMSSY, are fully functional | Six (06) AIIMS at Bhopal (Madhya Pradesh), Bhubaneswar (Odisha), Jodhpur (Rajasthan), Patna (Bihar), Raipur (Chhattisgarh) and Rishikesh (Uttarakhand) established under Phase I of PMSSY, are fully functional |
| 7        | Phase-II                                                                                                                                                                                                        | AIIMS, Raebareli                                                                                                                                                                                                | 05.02.2009                                                                                                                                                                                                      |  Construction completed  MBBS classes commenced from academic year 2019-20  OPD services operationalised  Limited IPD functional                                                                            |
| 8        | Phase-IV                                                                                                                                                                                                        | Mangalagiri in Andhra Pradesh                                                                                                                                                                                   | 07.10.2015                                                                                                                                                                                                      |  Construction completed  MBBS classes commenced from academic year 2018-19  OPD services operationalised  Limited IPD functional                                                                            |
| 9        | Phase-IV                                                                                                                                                                                                        | Nagpur in Maharashtra                                                                                                                                                                                           | 07.10.2015                                                                                                                                                                                                      |  Construction completed  MBBS classes commenced from academic year 2018- 19.  OPD services operationalised.  Limited IPD functional.                                                                        |
| 10       | Phase-IV                                                                                                                                                                                                        | Kalyani in West Bengal                                                                                                                                                                                          | 07.10.2015                                                                                                                                                                                                      |  Construction completed  MBBS classes commenced from academic year 2019-20.  OPD services operationalised.  Limited IPD functional                                                                          |

|   S. No. | Phase   | Location of AIIMS under PMSSY   | Date of Cabinet Approval   | Status of Functionality                                                                                                                                                                                  |
|----------|---------|---------------------------------|----------------------------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|       11 |         | Gorakhpur in Uttar Pradesh      | 20.07.2016                 |  Construction completed  MBBS classes commenced from academic year 2019-20.  OPD services operationalised.  Limited IPD functional                                                                   |
|       12 | Phase-V | Bathinda in Punjab              | 27.07.2016                 |  Construction completed  MBBS classes commenced from academic year 2019-20.  OPD services operationalised.  Limited IPD functional                                                                   |
|       13 | Phase-V | Guwahati in Assam               | 24.05.2017                 |  90% Construction has been completed  MBBS classes commenced from academic year 2020-21 from a temporary campus  OPD services operationalised.  Limited IPD functional                               |
|       14 | Phase-V | Bilaspur in Himachal Pradesh    | 03.01.2018                 |  Construction completed  MBBS classes commenced from academic year 2020-21.  OPD services operationalised.  Limited IPD functional                                                                   |
|       15 | Phase-V | Madurai in Tamil Nadu           | 17.12.2018                 |  Pre-investment work completed.  Loan Agreement signed with JICA on 26.03.2021  Project Management Consultant appointed.  MBBS classes commenced from academic year 2021-22 from a temporary campus. |
|       16 | Phase-V | Darbhanga in Bihar              | 15.09.2020                 | Encumbrance free land has not been handed over by the State Govt.                                                                                                                                        |

|   S. No. | Phase     | Location of AIIMS under PMSSY   | Date of Cabinet Approval   | Status of Functionality                                                                                                                                                                                                                                                     |
|----------|-----------|---------------------------------|----------------------------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|       17 | Phase-VI  | Vijaypur in Jammu               | 10.01.2019                 |  79% Construction has been completed  MBBS classes commenced from academic year 2020-21 from a temporary campus                                                                                                                                                           |
|       18 | Phase-VI  | Awantipora in Kashmir           | 10.01.2019                 |  32% Construction has been completed                                                                                                                                                                                                                                       |
|       19 |           | Deoghar in Jharkhand            | 16.05.2018                 |  95% Construction has been completed  MBBS classes commenced from academic year 2019-20 from a temporary campus.  OPD services operationalised.  Limited IPD functional                                                                                                 |
|       20 |           | Rajkot in Gujarat               | 10.01.2019                 |  60% Construction has been completed  MBBS classes commenced from academic year 2020-21 from a temporary campus.  OPD services operationalised.                                                                                                                          |
|       21 |           | Bibinagar in Telangana          | 17.12.2018                 |  21% Construction has been completed  MBBS classes commenced from academic year 2019-20.  OPD services operationalised.                                                                                                                                                  |
|       22 | Phase-VII | Manethi in Haryana              | 28.02.2019                 |  Limited IPD functional  State Government has identified alternate land at village Majra in Rewari district for AIIMS project.  Lease deed executed for 200 Acres of land  Agency for pre-investment activities and main work appointed.  Pre-investment work started. |