Lok Sabha Question No. 143 (UNSTARRED), answered on 2023-07-20
Subject: Ongoing Power Projects in Karnataka
Ministry: POWER
Asked by: Annasaheb Shankar Jolle

## GOVERNMENT OF INDIA MINISTRY OF POWER

## LOK SABHA UNSTARRED QUESTION NO.143 ANSWERED ON 20.07.2023

## ONGOING POWER PROJECTS IN KARNATAKA

## 143.   SHRI ANNASAHEB SHANKAR JOLLE:

Will the Minister of POWER be pleased to state:

- (a) the details of ongoing power projects along with the power produced by them in the country, State-wise, particularly in the State of Karnataka;
- (b) the funds sanctioned, allocated and utilized under these projects during the last three years; and
- (c) whether some of the projects are facing huge cost/time overrun and if so, the details thereof and the reasons therefor along with the action taken by the Government  for  timely  completion  of  these  projects  in  future  without  cost overrun?

## A N S W E R

## THE MINISTER OF POWER AND NEW & RENEWABLE ENERGY

(SHRI R.K. SINGH)

(a)  to  (c)  :    At  present  there  are  19  ongoing  Thermal  Power  Projects  (18  coal based projects aggregating to 25440 MW and one gas based project of 370 MW) in  the  country,  including  Karnataka.  The  details  of  ongoing  Thermal  Power Projects  in  the  country  including  expenditure  incurred  during  the  last  three years as well as cost and time overrun, are attached at  Annexure-I.  Further, there are 42 no. Hydro-Electric Projects (above 25 MW) totaling to 18033.5 MW which  are  under  implementation  in  the  country.  There  is  no  ongoing  HydroElectric Project in Karnataka. The details of ongoing Hydro-Electric Projects in the country including expenditure incurred during the last three years as well as cost  and  time  overrun,  are  attached  at  Annexure-II.  As  these  Thermal  and Hydro-Electric Projects are under construction/implementation, no power generation is taking place in these projects.

.....2.

The  main  reasons  for  delay  in  completion  of  Thermal  and  HydroElectric Projects are as under:

- Contractual Issues
- Lack of readiness of railway line / Railway sidings
- Delay in supply by equipment manufacturers
- Delay in land acquisitions
- Disruption of work due to Local issues
- Litigations
- Delay due to change in design
- Delay in getting coal mines, coal linkages
- Geological surprises (in case of hydro projects)

The following action/steps are taken by the Ministry of Power (MoP)/ Central  Electricity  Authority  (CEA)  to  ensure  timely  completion  of  Power Projects:

-  The  Central  Electricity  Authority  (CEA)  monitors  the  progress  of  underconstruction power projects through frequent site visits and interaction with the developers & other stakeholders. CEA holds review meetings periodically with  the  developers  and  other  stakeholders  to  identify  and  resolve  issues critical for commissioning of Projects.
-  Regular reviews are also undertaken in MoP to identify the constraint areas to facilitate faster resolution of inter-Ministerial and other outstanding Issues.
-  In case of Central Power Sector Undertakings (CPSUs) projects, the project implementation parameters/ milestones are incorporated in the annual MoU signed  between respective CPSUs and Ministry of Power and the same are monitored during the Quarterly Performance Review (QPR) meetings of CPSUs and other meetings held in MoP/CEA.
-  Various matters related with project implementation are being taken up with State Government/District Administration for facilitating the support in resolving the issues to the project implementing agencies.

*******

## ANNEXURE-I

## ANNEXURE REFERRED IN REPLY TO PARTS (a) TO  (c)  OF  UNSTARRED  QUESTION  NO.  143  ANSWERED  IN  THE  LOK  SABHA  ON 20.07.2023

**************

## List of Under-Construction Thermal Power Projects in the Country as on 30.06.2023

|   S. No | PROJECT                               | State          | Sector      | UNIT    | Capacity (MW)   | Original Trial Run Date   | Anticipated/ Actual Trial Run Date   | Time Overrun (CEA's Assess- ment)   |   Project's Original Cost (cr) |   Project's Latest Estima- ted Cost (cr) | Project's Total Expendi- ture (cr)   | Project's Cost Overrun (in Rs. Cr)   | Expendi- ture in FY 2020-21 (in Rs. Cr)   |   Expendi- ture in FY 2021-22 (in Rs. Cr) |   Expendi- ture in FY 2022-23 (in Rs. Cr) |
|---------|---------------------------------------|----------------|-------------|---------|-----------------|---------------------------|--------------------------------------|-------------------------------------|--------------------------------|------------------------------------------|--------------------------------------|--------------------------------------|-------------------------------------------|-------------------------------------------|-------------------------------------------|
|       1 | Barh STPP St-I (NTPC)                 | Bihar          | CENTRAL U-2 |         | 660             | Dec-2010                  | 30.06.2023                           | 12 yr,6 mth                         |                           8693 |                                    21312 | 21056                                | 12619                                | 1123                                      |                                      1185 |                                      2284 |
|       1 | Barh STPP St-I (NTPC)                 | Bihar          | CENTRAL U-2 | U-3     | 660             | Oct-2011                  | Jul-2024                             | 12 yr,9 mth                         |                           8693 |                                    21312 | 21056                                | 12619                                | 1123                                      |                                      1185 |                                      2284 |
|       2 | Talcher TPP St-III (NTPC)             | Odisha         | CENTRAL     | U-1     | 660             | Nov-2026                  | Nov-2026                             | 0 yr,0 mth                          |                          11844 |                                    11844 | 600 0                                | -                                    |                                           |                                        45 |                                       453 |
|       2 | Talcher TPP St-III (NTPC)             | Odisha         | CENTRAL     | U-2     | 660             | May-2027                  | May-2027                             | 0 yr,0 mth                          |                          11844 |                                    11844 | 600 0                                | -                                    |                                           |                                        45 |                                       453 |
|       3 | Buxar TPP (SJVN)                      | Bihar          | CENTRAL     | U-1     | 660             | May-2023                  | Mar-2024                             | 0 yr,9 mth                          |                          10439 |                                    10439 | 7758                                 | 0                                    | 1100                                      |                                      2691 |                                      2581 |
|       3 |                                       | Bihar          | CENTRAL     | U-2     | 660             | Sep-2023                  | Jul-2024                             | 0 yr,9 mth                          |                          10439 |                                    10439 | 7758                                 | 0                                    | 1100                                      |                                      2691 |                                      2581 |
|       4 | North Karanpura STPP (NTPC)           | Jharkhand      | CENTRAL     | U-2     | 660             | Dec-2018                  | Nov-2023                             | 4 yr,11 mth                         |                          14367 |                                    16243 | 14647                                | 1876                                 | 1243                                      |                                      1051 |                                      1590 |
|       4 | North Karanpura STPP (NTPC)           | Jharkhand      | CENTRAL     | U-3     | 660             | Jun-2019                  | Jun-2024                             | 5 yr,0 mth                          |                          14367 |                                    16243 | 14647                                | 1876                                 | 1243                                      |                                      1051 |                                      1590 |
|       5 | Patratu STPP (PVUNL)                  | Jharkhand      | CENTRAL     | U-1 U-2 | 800 800         | Jan-2022 Jul-2022         | Jul-2024 Dec-2024                    | 2 yr,6 mth 2 yr,5 mth               |                          17112 |                                    18668 | 10955                                | 1556                                 | 1229                                      |                                      1846 |                                      2850 |
|       5 | Patratu STPP (PVUNL)                  | Jharkhand      | CENTRAL     | U-3     | 800             | Jan-2023                  | May-2025                             | 2 yr,4 mth                          |                          17112 |                                    18668 | 10955                                | 1556                                 | 1229                                      |                                      1846 |                                      2850 |
|       6 | Ghatampur TPP (NUPPL)                 | Uttar Pradesh  | CENTRAL     | U-1 U-2 | 660 660         | May-2020 Nov-2020         | Oct-2023 Dec-2023                    | 3 yr,4 mth 3 yr,0 mth               |                          17238 |                                    19406 | 15109                                | 2168                                 | 2260                                      |                                      1902 |                                      1512 |
|       6 | Ghatampur TPP (NUPPL)                 | Uttar Pradesh  | CENTRAL     | U-3     | 660             | May-2021                  | Apr-2024                             | 2 yr,10 mth                         |                          17238 |                                    19406 | 15109                                | 2168                                 | 2260                                      |                                      1902 |                                      1512 |
|       7 | Khurja SCTPP (THDC)                   | Uttar Pradesh  | CENTRAL     | U-1 U-2 | 660 660         | Jul-2023 Jan-2024         | Feb-2024 Aug-2024                    | 0 yr,6 mth 0 yr,6 mth               |                          11089 |                                    11089 | 7503                                 | 0                                    | 790                                       |                                      2159 |                                      2826 |
|       8 | Telangana STPP St- I (NTPC)           | Telangana      | CENTRAL     | U-1 U-2 | 800 800         | May-2020 Nov-2020         | Jul-2023 Aug-2023                    | 3 yr,2 mth 2 yr,9 mth               |                          10599 |                                    10998 | 10589                                | 399                                  | 1308                                      |                                       828 |                                      1195 |
|       9 | Dr. Narla Tata Rao TPS St-V (APGENCO) | Andhra Pradesh | STATE       | U-1     | 800             | Apr-2019                  | Jul-2023                             | 4 yr,2 mth                          |                           5287 |                                     7741 | 7741                                 | 2455                                 | 585                                       |                                       774 |                                       878 |
|      10 | Jawaharpur                            | Uttar          | STATE       | U-1     | 660             | Dec-2020                  | Sep-2023                             | 2 yr,8 mth                          |                           8079 |                                    12320 | 10414                                |                                      | 2034                                      |                                      2224 |                                      1783 |
|      10 | STPP (UPRVUNL)                        | Pradesh        | STATE       | U-2     | 660             | Apr-2021                  | Apr-2024                             | 2 yr,11 mth                         |                           8079 |                                    12320 | 10414                                | 4241                                 | 2034                                      |                                      2224 |                                      1783 |
|      11 | Obra-C STPP                           | Uttar Pradesh  | STATE       | U-1     | 660             | Dec-2020                  | Sep-2023                             | 2 yr,8 mth                          |                           8778 |                                    11706 | 8913                                 | 2928                                 | 1221                                      |                                      1826 |                                      1460 |
|      11 | (UPRVUNL)                             | Uttar Pradesh  | STATE       | U-2     | 660             | Apr-2021                  | Apr-2024                             | 2 yr,11 mth                         |                           8778 |                                    11706 | 8913                                 | 2928                                 | 1221                                      |                                      1826 |                                      1460 |
|      12 | Panki TPS Extn. (UPRVUNL)             | Uttar Pradesh  | STATE       | U-1     | 660             | Sep-2021                  | Mar-2024                             | 2 yr,5 mth                          |                           5817 |                                     5817 | 4861                                 | 0                                    | 1131                                      |                                       952 |                                      1244 |
|      13 | Ennore SCTPP (TANGEDCO)               | Tamil Nadu     | STATE       | U-1 U-2 | 660 660         | Jan-2018 Mar-2018         | Apr-2025 Jul-2025                    | 7 yr,2 mth 7 yr,3 mth               |                           9800 |                                     9800 | 6055                                 | 0                                    | 750                                       |                                       260 |                                       411 |

|   14 | North Chennai TPP St-III (TANGEDCO)   | Tamil Nadu   | STATE   | U-1    |   800 | Apr-2019   | Oct-2023          | 4 yr,5 mth            |   6376 |   8723 |   7875 |   2347 |   929 |   760 |   694 |
|------|---------------------------------------|--------------|---------|--------|-------|------------|-------------------|-----------------------|--------|--------|--------|--------|-------|-------|-------|
|   15 | Udangudi STPP St-I (TANGEDCO)         | Tamil Nadu   | U-1     |        |   660 | Apr-2021   | Sep-2024 Jan-2025 | 3 yr,4 mth 3 yr,6 mth |  13077 |  13077 |   8093 |      0 |  1779 |  1711 |  2818 |
|   15 | Udangudi STPP St-I (TANGEDCO)         | Tamil Nadu   | U-1     | U-2    |   660 | Jun-2021   |                   |                       |  13077 |  13077 |   8093 |      0 |  1779 |  1711 |  2818 |
|   16 | Yadadri TPS (TSGENCO)                 | Telangana    |         | U-1    |   800 | Oct-2021   | Dec-2023          | 2 yr,2 mth            |  25099 |  29965 |  21180 |   4866 |  4428 |  3582 |  5703 |
|   16 | Yadadri TPS (TSGENCO)                 | Telangana    |         | U-2    |   800 | Oct-2021   | Dec-2023          | 2 yr,2 mth            |  25099 |  29965 |  21180 |   4866 |  4428 |  3582 |  5703 |
|   16 | Yadadri TPS (TSGENCO)                 | Telangana    |         | U-4    |   800 | Jun-2022   | Aug-2024          | 2 yr,2 mth            |  25099 |  29965 |  21180 |   4866 |  4428 |  3582 |  5703 |
|   16 | Yadadri TPS (TSGENCO)                 | Telangana    |         | U-5    |   800 | Oct-2022   | Apr-2025          | 2 yr,6 mth            |  25099 |  29965 |  21180 |   4866 |  4428 |  3582 |  5703 |
|   17 | Yelahanka * CCPP (KPCL)               | Karnataka    | STATE   | GT+S T |   370 | Feb-2018   | Sep-2023          | 5 yr,6 mth            |   1571 |   2315 |   2315 |    743 |   219 |   264 |   168 |
|   18 | Bhusawal TPS (MAHAGENCO)              | Maharasht ra | STATE   | U-6    |   660 | May-2022   | Oct-2023          | 1 yr,4 mth            |   4548 |   4551 |   3435 |      3 |   890 |  1262 |   616 |
|   19 | Sagardighi TPP St-III (WBPDCL)        | West Bengal  | STATE   | U-1    |   660 | Jan-2024   | Jan-2025          | 1 yr,0 mth            |   3863 |   4567 |   1437 |    705 |   362 |   331 |   662 |

* Gas based project

*****************

## ANNEXURE-II

ANNEXURE REFERRED IN REPLY TO PARTS (a) TO (c) OF UNSTARRED QUESTION NO. 143 ANSWERED IN THE LOK SABHA ON 20.07.2023 **************

## DETAILS OF TIME/COST OVERRUNOF UNDER DEVELOPMENT HYDRO ELECTRIC PROJECTS (ABOVE 25 MW) - STATE WISE

(As on 30.06.2023)

| Sl. No         | Project Name/(I.C.)/ Executing Agency                  | Unit                       | Cap. (MW)                           | Time (Months)                                                                                            | Time (Months)                                                                                            | Time (Months)          | Cost (Rs.in crore)                     | Cost (Rs.in crore)                     | Cost (Rs.in crore)                | Expenditure (Rs. Crore)   | Expenditure (Rs. Crore)   | Expenditure (Rs. Crore)   |
|----------------|--------------------------------------------------------|----------------------------|-------------------------------------|----------------------------------------------------------------------------------------------------------|----------------------------------------------------------------------------------------------------------|------------------------|----------------------------------------|----------------------------------------|-----------------------------------|---------------------------|---------------------------|---------------------------|
|                |                                                        | No.                        |                                     | Original Comm. Sched.                                                                                    | Latest/ Anticipated Comm. Sched.                                                                         | Time over run (months) | Org. Cost (Price Level)                | Latest/Ant. Cost (Price Level)         | Cost over run (Rs. in Crores) (%) | 2020-21                   | 2021-22                   | 2022-23                   |
| 1              | 2                                                      | 3                          | 4                                   | 5                                                                                                        | 6                                                                                                        | 7                      | 8                                      | 9                                      | 10                                | 11                        | 12                        | 13                        |
| Andhra Pradesh | Andhra Pradesh                                         | Andhra Pradesh             | Andhra Pradesh                      | Andhra Pradesh                                                                                           | Andhra Pradesh                                                                                           |                        |                                        |                                        |                                   |                           |                           |                           |
| 1              | Polavaram (12x80 = 960 MW) APGENCO / Irr. Deptt., A.P. | 1 2 3 4 5 6 7 8 9 10 11 12 | 80 80 80 80 80 80 80 80 80 80 80 80 | 2016-17 2016-17 2016-17 2016-17 2016-17 2016-17 2017-18 2017-18 2017-18 2017-18 2017-18 2017-18 (Mar'18) | 2024-25 2024-25 2024-25 2024-25 2025-26 2025-26 2025-26 2025-26 2025-26 2025-26 2025-26 2025-26 (Mar,26) | 96                     | 3013.68 (2010-11 PL) (Power Component) | 5338.95 (2016-17 PL) (Power Component) | 2325.27 (77.15)                   | -                         | 200.35                    | 361.74                    |
| 2              | Pinnapuram (4x240+2x120 MW) M/s Greenko                | 1 2 3 4 5 6                | 240 240 240 240 120 120             | 2024-25 2024-25 2024-25 2024-25 2024-25 2024-25 (Mar'25)                                                 | 2023-24 2023-24 2024-25 2024-25 2024-25 2024-25 (Jun'24)                                                 | Nil                    | 6465.22 (Feb'2021 PL)                  | 6465.22 (Feb'2021 PL)                  | Nil                               | 875.00                    | 571.95                    | 3436.00                   |

| 3   | Lower Sileru Extension (2x115MW)(APGENCO)           | 1 2                        | 115 115                                         | 2025-26 2025-26 (Mar'26)                                                                                 | 2025-26 2025-26 (Mar'26)                                                                                  | NIL   | 571 (2020-21 PL)   | 571 (2020-21 PL)           | Nil            | -       | -       | -       |
|-----|-----------------------------------------------------|----------------------------|-------------------------------------------------|----------------------------------------------------------------------------------------------------------|-----------------------------------------------------------------------------------------------------------|-------|--------------------|----------------------------|----------------|---------|---------|---------|
|     | Arunachal Pradesh                                   |                            |                                                 |                                                                                                          |                                                                                                           |       |                    |                            |                |         |         |         |
| 4   | Subansiri Lower (8x250 = 2000 MW) NHPC              | 1 2 3 4 5 6 7 8            | 250 250 250 250 250 250 250 250                 | 2009-11 2009-11 2009-11 2009-11 2009-11 2009-11 2009-11 2009-11                                          | 2023-24 2023-24 2024-25 2024-25 2024-25 2024-25 2024-25 2024-25                                           | 171   | 6285.33 (12/02)    | 21247.54 (Completion Cost) | 14962.21 (238) | 1380.72 | 1899.72 | 2603.69 |
| 5   | Dibang Multipurpose Project (12x240 = 2880 MW) NHPC | 1 2 3 4 5 6 7 8 9 10 11 12 | 240 240 240 240 240 240 240 240 240 240 240 240 | 2031-32 2031-32 2031-32 2031-32 2031-32 2031-32 2031-32 2031-32 2031-32 2031-32 2031-32 2031-32 (Feb'32) | 2031-32 2031-32 2031-32 2031-32 2031-32 2031-32 2031-32 2031-32 2031-32 2031-32 2031-32 2031-32 (Feb'32)) | NIL   | 31876.39 (05/21)   | 31876.39 (05/21)           | NIL            | 0.00    | 2000.14 | 91.16   |
|     | Assam                                               |                            |                                                 |                                                                                                          |                                                                                                           |       |                    |                            |                |         |         |         |
| 6   | Lower Kopili (2x55+2x2.5+1x5 =120MW)                | 1 2 3 4 5                  | 55 55 5 2.5 2.5                                 | 2024-25 2024-25 2024-25 2024-25 2024-25 (Jun'24)                                                         | 2024-25 2024-25 2024-25 2024-25 2024-25 (March'25)                                                        | 9     | 1115.91 (01/15)    | 1795 (2021)                | 679.09 (60.86) | 0.00    | 189.50  | 306.48  |

|     | Himachal Pradesh                                                                                                           |         |                                           |                                                           |     |                   |                   |                  |        |        |        |
|-----|----------------------------------------------------------------------------------------------------------------------------|---------|-------------------------------------------|-----------------------------------------------------------|-----|-------------------|-------------------|------------------|--------|--------|--------|
| 7   | Parbati - II (4x200 = 800 MW) NHPC                                                                                         | 1 2 3 4 | 2009-10 2009-10 2009-10 2009-10 (Sept'09) | 2024-25 2024-25 2024-25 2024-25 (Jun,24)                  | 177 | 3919.59 (12/01)   | 11134.54 (07/22)  | 7214.95 (184.07) | 989.94 | 748.07 | 833.94 |
| 8   | Uhl-III (3x33.33 = 100 MW) BVPCL                                                                                           | 1 2 3   | 2006-07 2006-07 2006-07 (Mar'07)          | 2024-25 2024-25 2024-25 (Dec,24)                          | 213 | 431.56 (09/02)    | 2400 (2022)       | 1968.44 (456.12) | 157.38 | 115.34 | 209.64 |
| 9   | ShongtomKarcham (3x150 = 450 MW) HPPCL                                                                                     | 1 2 3   | 2016-17 2016-17 2016-17 (Mar'17)          | 2026-27 2026-27 2026-27 (Nov,26)                          | 115 | 2807.83 (07/11)   | 2807.83 (07/11)   | NIL              | 189.42 | 126.66 | 154.18 |
| 10* | Tangnu Romai-I (2x22 = 44 MW) TRPGPL                                                                                       | 1 2     | 2014-15 2014-15 (Jun'14)                  | 2027-28 2027-28 (subject to re- start of works (4 years)) | 165 | 255.00 (01/07)    | 641.89 (2018)     | 386.89 (151.72)  | -      | -      | -      |
| 11  | Tidong-I 2x50 =100 MW NSL Tidong (w.e.f. 04.09.2018 Statkraft India Pvt. Ltd. Has acquired the 100% equity in the project) | 1 2 3   | 2021-22 2021-22 (Oct'21) New Developer    | 2024-25 2024-25 (Jun'24)                                  |  32 | 543.15 (01/2007)  | 1850.00 (06/2018) | 1306.85 (240.6)  | 78.00  | 425.53 | 193.40 |
| 12  | Kutehr 3x80=240 MW JSW Energy (Kutehr) Ltd                                                                                 | 1 2 3   | 2024-25 2024-25 2024-25 (Nov'24)          | 2025-26 2025-26 2025-26 (Nov'25)                          |  12 | 1798.13 (09/2011) | 2879 (03/2019)    | 1080.87 (60.11)  | 133.00 | 344.44 | 552.55 |

| 13             | Luhri Hydro Electric Project Stage-I (2X 80+2X25 MW = 210 MW)   | 1 2 3 4   | 80 80 25 25                               | 2025-26 2025-26 2025-26 (Jan'26)                         | 2025-26 2025-26 2025-26 (Jan'26)                         | NIL   | 1810.56 (05/20)                  | 1810.56 (05/20)                  | NIL   | 239.77   | 227.23   | 448.60   |
|----------------|-----------------------------------------------------------------|-----------|-------------------------------------------|----------------------------------------------------------|----------------------------------------------------------|-------|----------------------------------|----------------------------------|-------|----------|----------|----------|
| 14             | Dhaulasidh (SJVN) 2x 33=66MW Hamirpur/ Kangra                   | 1 2       | 33 33 2025-26 2025-26 (Nov'25)            | 2025-26 2025-26 (Nov'25)                                 |                                                          | NIL   | 687.97 (05/2020)                 | 687.97 (05/2020)                 | NIL   | 19.20    | 82.57    | 152.63   |
| 15             | Sunni Dam (SJVN) 4x 73+1x73+1x17=382 MW                         | 1 2 3 4 5 | 73 73 73 73 73 17                         | 2027-28 2027-28 2027-28 2027-28 2027-28 2027-28 (Mar'28) | 2027-28 2027-28 2027-28 2027-28 2027-28 2027-28 (Mar'28) | Nil   | 2614.51 (Mar'21)                 | 2614.51 (Mar'21)                 | Nil   | 0.00     | 265.99   | 178.62   |
| 16             | Chanju-III (3x16 = 48 MW) HPPCL                                 | 1 2 3     | 16 16 16 2027-28 2027-28 2027-28 (Jun'27) | (Jun'27)                                                 | 2027-28 2027-28 2027-28                                  | Nil   | 418.57 (01/15)                   | 418.57 (01/15)                   | Nil   | 2.03     | 3.08     | 6.16     |
| Govt. of UT of | J&K                                                             |           |                                           |                                                          |                                                          |       |                                  |                                  |       |          |          |          |
| 17             | Pakal Dul (4x250= 1000 MW) CVPPL                                | 1 2 3 4   | 250 250 250 250                           | 2020-21 2020-21 2020-21 2020-21 (Apr'20)                 | 2026-27 2026-27 2026-27 2026-27 (Sept'26)                | 77    | 8112.12 (03/13)                  | 8112.12 (03/13)                  | #     | 429.55   | 328.87   | 698.42   |
| 18             | Parnai 3x12.5= 37.5 MW JKSPDC                                   | 1 2 3     | 12.5 12.5 12.5                            | 2017-18 2017-18 2017-18 (Jan'18)                         | 2024-25 2024-25 2024-25 (Jun,24)                         | 77    | 640.86 (Completion cost)         | 640.86 (Completion cost)         | #     | 19.48    | 26.65    | 44.79    |
| 19*            | Lower Kalnai 2x24= 48 MW JKSPDC                                 | 1 2       | 24 24                                     | 2017-18 2017-18 (Sep'17) of                              | 2026-27 2026-27 (subject to re-start works (4 years))    | 114   | 576.87 (12/12) (Completion cost) | 576.87 (12/12) (Completion cost) | #     | 0        | 0        | 0        |
| 20             | Kiru (4x156=624 MW) CVPPL                                       | 1 2 3 4   | 156 156 156 156                           | 2023-24 2023-24 2023-24 2023-24 (Aug,23)                 | 2025-26 2025-26 2025-26 2025-26 (Mar,26)                 | 31    | 4287.59 (07/18)                  | 4287.59 (07/18)                  | Nil   | 185.68   | 216.57   | 292.40   |

| 21     | Ratle (4x205+1x30) = 850 MW RHPPL / NHPC   | 1 2 3 4 5                                          | 205 205 205 205 30                                                                       | 2025-26 2025-26 2025-26 2025-26 2025-26 (Feb'26)   | 2026-27 2026-27 2026-27 2026-27 2026-27 (May'26)   | 3   | 5281.94 (11/18)   | 5281.94 (11/18)   | Nil              | 0.00   | 10.36   | 152.38   |
|--------|--------------------------------------------|----------------------------------------------------|------------------------------------------------------------------------------------------|----------------------------------------------------|----------------------------------------------------|-----|-------------------|-------------------|------------------|--------|---------|----------|
| 22     | Kwar (4x135=540 MW) CVPPL                  | 1 2 3 4 135 135 135 135                            | 2026-27 2026-27 2026-27 2026-27 (Nov'2026)                                               | 2026-27 2026-27 2026-27 2026-27 (Nov'2026)         |                                                    | Nil | 4526.12 (Sep.'20) | 4526.12 (Sep.'20) | Nil              | 0.00   | 136.17  | 245.38   |
| Kerala |                                            |                                                    |                                                                                          |                                                    |                                                    |     |                   |                   |                  |        |         |          |
| 23     | Pallivasal 2x30 = 60 MW KSEB               | 1 2 30 30                                          | 2010-11 2010-11 (Mar'11)                                                                 | 2023-24 2023-24 (Mar,24)                           |                                                    | 156 | 222 (1999)        | 550.00 (2018)     | 328 (147.74)     | 39.25  | 41.83   | 63.66    |
| 24     | Thottiyar (1x30+1x10)= 40MW KSEB           | 1 2 30 10                                          | 2012-13 2012-13 (Apr'12)                                                                 | 2023-24 2023-24 (Ma,24)                            |                                                    | 143 | 136.79 (2007)     | 280 (2018)        | 143.21 (104.69)  | 23.45  | 19.98   | 30.84    |
| 25     | Mankulam (2x20)= 40MW KSEB                 | 1 2 20 20                                          | 2026-27 2026-27 (May 26)                                                                 | 2026-27 2026-27 (May 26)                           |                                                    | Nil | 600 (08/22)       | 600 (08/22)       | Nil              | 0.00   | 0.00    | 104.38   |
| Madhya | Pradesh                                    |                                                    |                                                                                          |                                                    |                                                    |     |                   |                   |                  |        |         |          |
| 26*    | Maheshwar (10x40 = 400 MW) SMHPCL          | 1 2 3 4 5 6 7 8 9 10 40 40 40 40 40 40 40 40 40 40 | 2001-02 2001-02 2001-02 2001-02 2001-02 2001-02 2001-02 2001-02 2001-02 2001-02 (Mar'02) | 2027-28 (subject to re-start of works(Two years)   |                                                    | 312 | 1569.27 (96-97)   | 6793 (2016-17)    | 5223.73 (332.87) | 0.00   | 0.00    | 0.00     |

| Maharashtra   | Maharashtra                                                                                                          |               |                                                            |                                                                  |                                                                   |     |                                   |                                     |                |        |         |        |
|---------------|----------------------------------------------------------------------------------------------------------------------|---------------|------------------------------------------------------------|------------------------------------------------------------------|-------------------------------------------------------------------|-----|-----------------------------------|-------------------------------------|----------------|--------|---------|--------|
| 27*           | Koyna Left Bank PSS 2x40 = 80 MW WRD, Maha                                                                           | 1 2           | 40 40                                                      | 2014-15 2014-15 (Oct'14)                                         | 2027-28 (subject to re- start of works (4 years)                  | 161 | 245.02 (1999)                     | 379.78 (2014)                       | 134.76 (54.99) | 0.00   | 0.00    | 0.00   |
|               | Punjab                                                                                                               |               |                                                            |                                                                  |                                                                   |     |                                   |                                     |                |        |         |        |
| 28            | Shahpurkandi 3x33+3x33+1x8 =206 MW, Irrigation Deptt. &PSPCL                                                         | 1 2 3 4 5 6 7 | 33 33 33 33 33 33 8                                        | 2015-16 2015-16 2015-16 2015-16 2015-16 2015-16 2015-16 (Mar,16) | 2025-26 2025-26 2025-26 2025-26 2025-26 2025-26 2025-26 (Oct, 25) | 115 | 1835.50 (04/08) (Power Component) | 2368.55 (02/2018) (Power Component) | 533.05 (29.04) | 241.84 | 315.70  | 427.28 |
|               | Sikkim                                                                                                               |               |                                                            |                                                                  |                                                                   |     |                                   |                                     |                |        |         |        |
| 29            | Teesta Stage VI (4x125 = 500 MW) LancoTeesta Hydro Power Ltd. (LTHPL) (Project taken over by NHPC w.e.f. 08.03.2019) | 1 2 3 4       | 125 125 125 125 2023-24 2023-24 2023-24 2023-24 (March'24) | 2026-27 2026-27 2026-27 2026-27 (Aug,26)                         |                                                                   | 29  | 5748.04 (07/2018)                 | 5748.04 (07/2018)                   | Nil            | 0.00   | 1440.50 | 877.84 |
| 30*           | Bhasmey (2x25.5 =51 MW) Gati Infrastructure                                                                          | 1 2           | 25.5 25.5 2012-13 2012-13 (Jun'12)                         | of                                                               | 2027-28 2027-28 (subject to re-start works(3 years))              | 189 | 408.50 (2012-13)                  | 746.01 (03/18)                      | 337.51 (82.62) | 0.00   | 0.00    | 0.00   |
| 31            | Rangit-IV HE Project (3X40 = 120 MW) NHPC                                                                            | 1 2 3         | 40 40 40 2023-24 2023-24 2023-24                           | (March'24) (Aug'24)                                              | 2024-25 2024-25 2024-25                                           | 5   | 938.29 (10/19)                    | 938.29 (10/19)                      | Nil            | 0.00   | 209.43  | 347.17 |
| 32*           | Rangit-II 2x33= 66 MW Sikkim Hydro Power Ltd.                                                                        | 1 2           | 33 33 2015-16 2015-16 (Apr'15)                             | start of years))                                                 | 2027-28 2027-28 (subject to re- works(2-½                         | 155 | 496.44 (2011-12)                  | 496.44 (2011-12)                    | #              | 0.00   | 0.00    | 0.00   |

| 33*          | Panan 4x75= 300 MW Himagiri Hydro Energy Pvt. Ltd.                | 1 2 3 4      | 75 75 75 75                                              | 2018-19 2018-19 2018-19 2018-19                        | 2028-29 2028-29 2028-29 2028-29 (subject to re-start of works(4-½ years)   | 120   | 1833.05 (2009)    | 2675.00 (2020)            | 841.95 (45.93)   | 0      | 0      | 0      |
|--------------|-------------------------------------------------------------------|--------------|----------------------------------------------------------|--------------------------------------------------------|----------------------------------------------------------------------------|-------|-------------------|---------------------------|------------------|--------|--------|--------|
| Tamil Nadu   | Tamil Nadu                                                        | Tamil Nadu   | Tamil Nadu                                               | Tamil Nadu                                             | Tamil Nadu                                                                 |       |                   |                           |                  |        |        |        |
| 34           | KundahPSP (Phase-I, Phase-II & Phase-III) (4x125=500 MW) TANGEDCO | 1 2 3 4      | 125 125 125 125 2021-22 2021-22 2021-22 2021-22 (Aug,21) | 2024-25 2024-25 2024-25 2024-25 (Oct,24)               |                                                                            | 37    | 1216.59 (2007-08) | 3401 (2014)               | 2184.41 (179.55) | 72.95  | 136.78 | 765.63 |
| Uttartakhand | Uttartakhand                                                      | Uttartakhand | Uttartakhand                                             | Uttartakhand                                           | Uttartakhand                                                               |       |                   |                           |                  |        |        |        |
| 35*          | Lata Tapovan (3x57 = 171 MW) NTPC                                 | 1 2 3        | 57 57 57 2017-18 2017-18 2017-18 (Aug'17)                | 2028-29 2028-29 2028-29 (subject to of works(4 years)) | re-start                                                                   | 139   | 1527.00 (07/12)   | 1527.00 (07/12)           | #                | 0.00   | 0.72   | 0.00   |
| 36           | TapovanVishnughad (4x130 = 520 MW) NTPC                           | 1 2 3 4      | 130 130 130 130 2012-13 2012-13 2012-13 2012-13 (Mar'13) | 2025-26 2025-26 2025-26 2025-26 (Dec'25)               |                                                                            | 153   | 2978.48 (03/04)   | 7700 (09/22)              | 4721.52 (158.52) | 425.99 | 399.01 | 512.13 |
| 37           | Tehri PSS (4x250 = 1000 MW) THDC                                  | 1 2 3 4      | 250 250 250 250                                          | 2015-16 2015-16 2015-16 2015-16 (Feb'16)               | 2023-24 2023-24 2024-25 2024-25 (Jun'24)                                   | 100   | 1657.60 (12/05)   | 6439.60 (10/22)           | 4782 (288.48)    | 565.59 | 557.24 | 792.97 |
| 38           | Naitwar Mori (2x30 = 60 MW) SJVNL                                 | 1 2          | 30 30                                                    | 2021-22 2021-22 (Dec'21)                               | 2022-24 2023-24 (Sept'-23)                                                 | 21    | 648.33 (10/2016)  | 1272.29 (completion cost) | 623.96 (96.24)   | 214.15 | 336.00 | 319.83 |

| 39   | VishnugadPipalkoti (4x111 = 444 MW) THDC          | 1 2 3 4   | 111 111 111 111   | 2013-14 2013-14 2013-14 2013-14 (Jun'13)   | 2025-26 2025-26 2025-26 2025-26 (Jun'25)                 | 144   | 2491.58 (03/08)   | 3860.35 (02/19)   | 1368.77 (54.93)   | 270.96   | 246.40   | 534.70   |
|------|---------------------------------------------------|-----------|-------------------|--------------------------------------------|----------------------------------------------------------|-------|-------------------|-------------------|-------------------|----------|----------|----------|
| 40   | Lakhwar Multipurpose project (3x100=300 MW) UJVNL | 1 2 3     | 100 100 100       | 2028-29 2028-29 2028-29 (Oct. 28)          | 2028-29 2028-29 2028-29 (Oct. 28)                        | Nil   | 5747.17 (07/18)   | 5747.17 (07/18)   | Nil               | 0        | 0        | 438.46   |
| 41*  | Phata Byung (2x38 = 76 MW), LANCO                 | 1 2       | 38 38             | 2012-13 2012-13 (Jun'12)                   | 2025-26 2025-26 (subject to re-start of works (3 years)) | 165   | 520.00 (2013-14)  | 1132 (09/16)      | 612 (117.69)      | 0.00     | 0.00     | 0.00     |
|      | West Bengal                                       |           |                   |                                            |                                                          |       |                   |                   |                   |          |          |          |
| 42   | Rammam-III (3x40= 120 MW)                         | 1 2 3     | 40 40 40          | 2019-20 2019-20 2019-20 (Sep'19)           | 2026-27 2026-27 2026-27 (Sept,26)                        | 84    | 1381.84 (09/14)   | 1381.84 (09/14)   | #                 | 142.20   | 114.92   | 96.06    |

Note:It is to mention that cost overrun has been calculated as the difference between the Latest Cost (provided by the  developer  to  CEA  alongwith  the  Price  Level)  and  the  Original  Cost  approved  by  the  Central  Government  /  State Government. In most of the cases the Latest cost at the current Price Level has not been provided by the developers.

* Construction is held-up.

# Cost overrun could not be calculated due to non-availability of latest cost.

**********