Lok Sabha Question No. 4742 (UNSTARRED), answered on 2025-08-21
Subject: Over-Bridges
Ministry: ROAD TRANSPORT AND HIGHWAYS
Asked by: Shri Amra Ram

be pleased to state:

- (a) the  number  of  over-bridges  sanctioned  on  the  Delhi-Jaipur-Udaipur National Highway (NH) and the Delhi-Mumbai road;
- (b) the completion period set for these works and the works completed and pending as on date;
- (c) the action taken against the contractors who have not completed these works on time;
- (d) the time by which the pending works would be completed; and
- (e) whether the Government is aware of the inconvenience being faced by the  general  public  due  to  these  pending  works  and  toll  is  being  collected therefrom resulting in wastage of their money and time and if so, the details thereof?

## ANSWER

THE MINISTER OF ROAD TRANSPORT AND HIGHWAYS (SHRI NITIN JAIRAM GADKARI)

(a) to (e) Details of the Over Bridge works taken up on Delhi-Mumbai Highway (NH-48)  during  last  five  years  are  enclosed  as  Annexure.  The  work  of construction of some of the grade separated structures including Flyovers,

## GOVERNMENT OF INDIA

## MINISTRY OF ROAD TRANSPORT AND HIGHWAYS

## LOK SABHA UNSTARRED QUESTION NO. 4742 ANSWERED ON 21 ST  AUGUST, 2025

## OVER-BRIDGES

## 4742. SHRI AMRA RAM:

Will the Minister of ROAD TRANSPORT AND HIGHWAYS

सड़क परिवहन औि िाजमार्ग मंत्री

Overpasses and Vehicular Underpasses (VUPs) has been taken up for better traffic  management  and  to  enhance  safety  on  highway.  The  appropriate diversions  have  been  constructed  invariably,  still  the  road  users  may  face some  difficulty  due  to  diversion  which  is  unavoidable  during  construction phase.

## ANNEXURE REFFERED TO IN REPLY TO PART (a) to (e) OF THE LOK SABHA UNSTARRED QUESTION NO. 4742 ANSWWERED ON 21.08.2025 ASKED BY SHRI AMRA RAM REGARDING OVER-BRIDGES.

|   S No . | Name of Project                                                                                                                                                                                                                                                                                                                                                                                                                                     |   Number of overbrid ged sanction ed | Date of Award/ Schedule completion date   | Likely date of completi on   | Action taken against contractor who have not completed these works on time   | Time by which pending works would be completed   |
|----------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------------------------------------|-------------------------------------------|------------------------------|------------------------------------------------------------------------------|--------------------------------------------------|
|        1 | Construction of (i) White Topping on the existing bituminous carriageway & service Road from km. 381.000 to Km. 502.000 (ii) VUP with service road at Delhi Darbar km. 499.150 (20m x 5.5m) (iii) VUP with service road at Pandurangwadi km. 501.250 (20m x 4.5m) (iv) LVUP with service road at Sativali km. 454.180 (12m x 4.0m) & (v) Safety measures on Surat-Dahisar Section of NH-48 in the State of Maharashtra on EPC mode. (Length Km 121) |                                    3 | 18.08.2023 / 30.04.2025                   | 31.12.20 25                  | Nil                                                                          | Dec-25                                           |
|        2 | Design and Construction of (i) VUP with service road at Km. 382.000 (Achhad 12m x 5.5m) (ii) VUP with service road at Km. 439.700 (Nandgaon 10.5m x 5.5m) (iii) VUP with service road at Km.                                                                                                                                                                                                                                                        |                                    3 | 25.02.2023 / 14.11.2024                   | 30.11.20 25                  | Nil                                                                          | Nov-25                                           |

|    | FOBs at (i) 388+800 ParsiDhaba (ii) 401+000 Dapchari (iii) 438+800 Fanaspada (iv) 475+350 Bhavkhal (v) 475+900 Vanganpada (vi) 479+700 Shivechapada (vii) 485+800 Kolhi (viii) 495+150 Sasupada (ix)497+350 Arvino Hotel (x) 499+350 Daras Dhaba on Surat- Dahisar Section of NH-48 in the State of Maharashtra on EPC Mode.   |                        |                         |             |     |                                                                                                       |
|----|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------------------|-------------------------|-------------|-----|-------------------------------------------------------------------------------------------------------|
|  3 | Design and Construction of VUP along with its allied works for rectification of MoRTH identified blackspot [Blackspot ID: MH (05)-20)] at Ibadpada/ Sutrakar Phata (Ch.392.500) on Surat-Dahisar section of NH-48 in the state of Maharashtra on EPC Mode.                                                                     | 1                      | 26.06.2024 / 10.12.2025 | 31.12.20 25 | Nil | VUP work completed during May- 2025 and opened to traffic. Project likely to be completed by Nov-2025 |
|  4 | Gurgaon-Kotputli-Jaipur NH-48                                                                                                                                                                                                                                                                                                  | VUP-1 Flyover-5 MJB -4 | 03.08.2022 / 24.06.2024 | 31.10.20 25 | Nil | Oct-27                                                                                                |
|  5 | Construction of six lane flyover at the junction of Bhankrota (Ch. 278+278), Narsinghpura (Ch. 282+640), Mahalan                                                                                                                                                                                                               | Flyover-6              | 17.06.2022 / 13.06.2024 | Complet ed  | Nil | Completed                                                                                             |

|    | (Ch. 301+090), Mokhampura (Ch. 312+347), Padasoli (Ch. 339+879) and Construction of Three Lane Flyover at Heerapura Junction (Ch. 275+891) on Jaipur Kishangarh section of NH-48                                                                                                                                                                                                |                                                    |                       |                                |     |           |
|----|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------------------------------------------|-----------------------|--------------------------------|-----|-----------|
|  6 | Additional structures on Six lane Jaipur Kishangarh (Flyover Savarda, Gadota, Dhahmi Kala, Bandersindri) section of NH-48 (Old NH-8) in the State of Rajasthan on EPC                                                                                                                                                                                                           | Flyover-4                                          | 27.06.2022 05.03.2024 | Complet ed                     | Nil | Completed |
|  7 | Additional Works on Six Lane Jaipur- Kishangarh-Ajmer-Beawar section of NH- 48, NH-448 and NH-58 (Old NH-8) in the State of Rajasthan on EPC                                                                                                                                                                                                                                    | 2 nos. Flyover 2 nos. VUP                          | 27.06.2022 05.03.2024 | Complet ed on 15.11.20 24      | Nil | Completed |
|  8 | Rectification of Blackspots by Construction of Flyover/VUP at Chidiya Bawdi Ch. 2+300, Tabiji Ch. 43+920, Kharwa Ch. 71+350, Piplaz Junction Ch. 77+275 on Kishangarh-Ajmer-Beawar section of NH-448 & 58 and Construction of Flyover/VUP at Srinagar Village Ch. 20+870 & Dilwari Village Ch. 33+707 on Kishangarh-Gulabpura Section of NH-48 in the State of Rajasthan on EPC | 2 nos. VUP 2 nos. Flyover 1 no. Flyover 1 no. LVUP | 17.03.2025 09.01.2027 | 09.01.20 27                    | Nil | Jan-27    |
|  9 | Six-Laning of Kishangarh Udaipur Ahmedabad Section (PKG-II)                                                                                                                                                                                                                                                                                                                     | Flyover - 06 Overpas s - 01                        | 30.09.2016 02.05.2020 | Project complet ed on 14.08.20 | Nil | Completed |

|    |                                                           |             |         | VUP - 08 nos. LVUP - 01 no. PUP - 19                               |                         | 21                                |     |           |
|----|-----------------------------------------------------------|-------------|---------|--------------------------------------------------------------------|-------------------------|-----------------------------------|-----|-----------|
|    |                                                           |             |         | Elevated Flyover - 01                                              | 29.01.2025 Feb-26       | Feb-26                            | Nil | Feb-26    |
| 10 | Six Lanning of Section(PKG-III)                           | Chittorgarh | Udaipur | Flyover - 03 VUP - 14 nos. PUP - 28 no. LVUP - 01 no.              | 23.09.2016 / 29.12.2019 | Project complet ed on 13.04.20 21 | Nil | Completed |
| 10 |                                                           |             |         | PUP - 01 no.                                                       | 01.10.2024 Jan-26       | Jan-26                            | Nil | Jan-26    |
| 11 | Six lane of Greenfield proposed Bypass Rajasthan (PKG-IV) |             | Udaipur | Flyover - 01 Grade Separate d Intercha nge - 02VUP - 05Overp ass - | 27.04.2017 / 29.11.2019 | Project complet ed on 19.07.20 24 | Nil | Completed |

|    | Six                                                                                                                                                                                                                                        | 03PUP - 15 no.ROB/ Viaduct - 01                        |                         |                                   |     |                         |
|----|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------------------------------------------------------|-------------------------|-----------------------------------|-----|-------------------------|
| 12 | lane of Udaipur -Shamlaji Section (PKG-V)                                                                                                                                                                                                  | Flyover - 05 Overpas s - 01 VUP - 07 nos. PUP - 31 no. | 26.09.2016 / 29.02.2020 | Project complet ed on 31.05.20 21 |     | Completed               |
| 13 | Construction Of (I) VUP With Service Road At Km 291.200 (Una Patiya) Id Gj- 02-56 (LVIP At Km 277.600 (Patiya)Id-Gj- 02-164 For Rectification Of Blackspot On Surat -Dahisar Section Of NH-48 In The State Of Gujarat Through An EPC Mode. | 01 Nos. of LVUP and 01 Nos. of VUP                     | 17.06.2022 / 13.10.2024 | 19.07.20 25                       | Nil | Completed on 19.07.2025 |
| 14 | Construction of six lane flyover-VUP including RE wall, service road and drain, near Umbhel village on Bharuch-Surat section of NH-48 (Old NH-8) at Ch. of Km 258.585 identified as black spot with ID no. GJ-0254 in the state of Gujarat | 01 Nos. Flyover                                        | 18.06.2021 /04.08.202 5 | Complet ed                        | Nil | Completed               |

|   15 | Construction of VUP with RE wall Approaches and Service Road at Km 216.900 along with closure of flared median opening from Km. 217.200 to Km. 217.765 along with widening to 6-lane at Bharuch-Surat Section of NH-48 in the State of Gujarat on EPC mode.                                    | 01 Nos. of VUP                        | 15.01.2021 / 17.01.2024   | 30.08.20 25         | Nil   | 30.08.2025              |
|------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------------------------------------|---------------------------|---------------------|-------|-------------------------|
|   16 | Construction of two six lane VUPs including RE wall, service road and Drain, at Ch 24+930 near Abhava village junction and new Ch. 27+100 near Khajod village junction on Hazira Port- Surat-Gujarat/ Maharashtra Border section of new NH-53 in the State of Gujarat.                         | 01 Nos. of VUP and 01 Nos. of Flyover | 03.12.2021 /07.04.202 4   | Project Foreclos ed | Nil   | NA                      |
|   17 | Construction of two six lane VUPs including RE wall, service road and drain at new Ch. 31+050 near Budiya village junction and new Ch. 33+580 near Gabheni village junction and service roads on Hazira Port - Surat-Gujarat/ Maharashtra Border section of new NH- 53 in the State of Gujarat | 01 Nos. of VUP and 01 Nos. of Flyover | 17.01.2022 / 07.04.2024   | 10.01.20 25         | Nil   | Completed on 10.01.2025 |

*****