Lok Sabha Question No. 495 (UNSTARRED), answered on 2025-02-06
Subject: NHs in Uttar Pradesh
Ministry: ROAD TRANSPORT AND HIGHWAYS
Asked by: Shri Rajeev Rai

## GOVERNMENT OF INDIA MINISTRY OF ROAD TRANSPORT AND HIGHWAYS

## LOK SABHA UNSTARRED QUESTION  NO. 495 ANSWERED ON 6 TH  FEBRUARY, 2025

## NHS IN UTTAR PRADESH

†495. SHRI RAJEEV RAI:

Will the Minister of ROAD TRANSPORT AND HIGHWAYS

सड़क परिवहन औि िाजमार्ग मंत्री

be pleased to state:

- (a)  the  current  status  of  the  ongoing  National  Highways  (NHs)  in Uttar Pradesh, NH-wise;
- (b) the timeline set for the construction of these National Highways,
- NH-wise;
- (c)  the  detailed  information  including  reasons  for  those  National Highways  whose  construction  was  not  completed  within  the  set timeline  and  the  time  by  which  the  construction  of  these  roads would be completed, road-wise; and
- (d) the information about the road cuts and underpasses on National Highway-24 at Mau, Gorakhpur and Ballia?

## ANSWER

THE MINISTER OF ROAD TRANSPORT AND HIGHWAYS (SHRI NITIN JAIRAM GADKARI)

(a) to (c)     Development and maintenance of National Highways (NHs) is a continuous  process.  Works  on  NHs  are  accordingly  taken  up  depending upon inter-se priority, traffic density and availability of funds to keep the NHs in traffic worthy conditions.

The  works  are  targeted  for  completion  as  per  stipulated  contract period after appointed date.

Completion of some of the ongoing projects of NHs in the State of Uttar  Pradesh  are  delayed  due  to  various  reasons,  such  as  issues/ bottlenecks relating to land acquisition, statutory clearances / permissions, utility shifting, encroachment removal, law & order, financial crunch of Concessionaire / Contractor, poor performance of Concessionaire  /  Contractor  and  Force  Majeure  events  like   COVID-19 pandemic, heavy rainfall, floods etc.

The current status of the ongoing National Highways (NHs) in Uttar Pradesh with the timeline for completion is at Annexure-I.

- (d)      The  information  about  the  median  openings  and  underpasses  on National Highway-24 at Mau, Gorakhpur and Balia is at Annexure II.

## ANNEXURE I

ANNEXURE I REFERRED TO IN REPLY TO PARTS (a) TO (c) OF LOK SABHA UNSTARRED QUESTION NO. 495 FOR ANSWER ON 06.02.2025 ASKED BY SHRI RAJEEV RAI REGARDING NHS IN UTTAR PRADESH

## Details of the ongoing projects on NHs in the State of Uttar Pradesh with the timeline for completion

|   Sr. No. | NH No.   | Stretch / Package Name                                                                                                                                                     |   Length (km) |   TPC (Rs. in Cr.) | Date of Award   |   Physical Progress (%) | Target Date of Completion   |
|-----------|----------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------------|--------------------|-----------------|-------------------------|-----------------------------|
|         1 | 19       | 6L of Agra Bypass (Northern) connecting Km. 174.500 of NH- 2 (new NH-19) to Km. 141.000 of Yamuna Expressways                                                              |         12.67 |             609.82 | 28/03/2022      |                   86    | 31/03/2025                  |
|         2 | 530B     | 4L from Gaju Village at Km. 32.982 to Devinagar Bypass (End) at Km. 208.000 of NH- 530B (Pkg-1C).                                                                          |         33.02 |             898.26 | 25/03/2022      |                   98    | 28/02/2025                  |
|         3 | 44       | Construction of left out portion of Agra Inner Ring Road connecting village Deori to NH- 44 village Bad from Km. 0.000 to Km. 7.772                                        |          7.77 |             293.9  | 30/11/2022      |                   67.5  | 31/05/2025                  |
|         4 | 530B     | 4L from Mathura Bypass (Start) at Existing Km. 154.20 of NH- 44 to Gaju Village at Km 32.982 of NH-530B (Pkg-IB)                                                           |         32.98 |            1060.71 | 29/03/2022      |                   65    | 31/05/2025                  |
|         5 | 530B     | 4L from Devinagar Bypass (End) (Existing Km. 208.000 of NH 530B/Design Km. 66.000) to Kasganj Bypass (End) (Existing Km.150.100 of NH 530B/ Design Km. 123.100) of NH 530B |         57.97 |            1359.71 | 29/03/2023      |                    6.78 | 05/06/2026                  |
|         6 | 74       | 4L of Bareilly-Pilibhit-Sitarganj from Km. 0.000 to Km. 32.500 of NH-30 (Pkg-1)                                                                                            |         32.5  |            1461.59 | 28/03/2023      |                    8.19 | 13/03/2026                  |
|         7 | 30       | 4-laning of Pilibhit - Sitarganj from Km. 32.500 to Km. 70.800 (Pkg-2) of NH-30                                                                                            |         38.3  |             723.77 | 27/03/2023      |                    1    | 13/03/2026                  |

<!-- image -->

|   8 | 731   | Improvement and Up-Gradation of Existing Road to 2/4L PS from Km 40.000 to 88.750, start of Khutar bypass to start of Shahjahanpur bypass of NH 731(Pkg-I)                                                 |   48.75 |   677.99 | 20/06/2022   |   75.5 | 09-09-2025   |
|-----|-------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|----------|--------------|--------|--------------|
|   9 | 731   | Improvement and Up-Gradation of Existing Road to 4L PS from Km 88.750 to 123.650, from Start of Shahjahanpur Bypass to start of Shahabad bypass of NH 731(Pkg.-2A)                                         |   34.9  |   690.42 | 30/11/2022   |  11.1  | 31.03.2026   |
|  10 | 24    | Construction of balance 03 nos.Major/Minor Bridges at Km.327.545, Km.411.105 & Km.415.865, 01no. of VUP at Km.416.685 and 2-lane Cross- flyover at Km. 413.830 on existing 4L of Bareilly-Sitapur of NH-24 |    2.49 |    91.5  | 18/12/2023   |  85    | 31/03/2025   |
|  11 | 731   | Improvement and Up-Gradation of Existing Road to 4L PS from Km 123.650 to 175.080, from Start of Shahabad Bypass to End of Hardoi bypass of NH 731 (Pkg-2B)                                                |   51.43 |   834.42 | 30/11/2022   |  18.2  | 31/03/2026   |
|  12 | -     | Construction of Ring Road around Kanpur from Km.000 to Km. 23.325 (Chachendi Sachendi I to Maharajpur) (Package-I)                                                                                         |   23.32 |  1134    | 29/03/2023   |  19.8  | 06.06.2026   |
|  13 | -     | Construction of Ring Road around Kanpur from Ch.68.650 to Ch.93.209 (Jarkala to Pakari) (Package-IV) in State of Uttar Pradesh.                                                                            |   24.56 |   985.3  | 29/03/2023   |   0    | 30/06/2027   |
|  14 | 731   | Improvement and Up-Gradation of Existing Road to 4L PS from Km 175.080 to 229.070, from End of Hardoi Bypass to End of Hardoi District of NH 731 (Pkg- 3)                                                  |   53.99 |  1028.81 | 16/03/2022   |  97.47 | 07/07/2025   |
|  15 | NE-6  | 6L Elevated Kanpur - Lucknow (Exeressway) Pkg-1 from Km. 10+980 to Km. 28+500                                                                                                                              |   17.52 |  1479.77 | 15/03/2022   |  56.18 | 30/07/2025   |
|  16 | 28    | Strengthening of existing 4L Ayodhya Bypass Section from design Km. 121+ 600 to Km. 144+020 of NH 28 (New NH 27)(Pkg-3)                                                                                    |   22.42 |   518.45 | 25/05/2023   |  66.05 | 07/09/2025   |

|   17 | NE-6                                                    | 6L Greenfield Kanpur - Lucknow (Expressway) Pkg II from km. 28.500 to km. 73.744                                                                 |   45.24 |   1941.00 | 15/03/2022   |   72.69 | 08/05/2025   |
|------|---------------------------------------------------------|--------------------------------------------------------------------------------------------------------------------------------------------------|---------|-----------|--------------|---------|--------------|
|   18 | 731                                                     | Improvement and Up-Gradation of Existing Road to 4L PS from Km 229.070 to 260.800, End of Hardoi District to Lucknow Ring road of NH 731 (Pkg-4) |   31.73 |    291.62 | 14/03/2022   |   72.34 | 31/05/2025   |
|   19 | 734                                                     | 4L of Moradabad-Thakurdwara- Kashipur Section from Km. 0.000 to Km. 38.77 of NH-734 (Pkg-II)                                                     |   38.77 |   1140.8  | 07/12/2022   |    4.28 | 14/03/2026   |
|   20 | 9                                                       | Hapur Bypass -Moradabad including Hapur Bypass (km 50.00 - km 148.277)                                                                           |   99.86 |   1802.54 | 28/03/2018   |   97.88 | 30/06/2025   |
|   21 | -                                                       | 4L (Greenfield) Western Side spur of Rampur-Rudrapur Section from Km 0.000 to Km 13.700 connecting NH-24 to NH-87 bypassing rampur town          |   13.7  |    384.29 | 04/03/2022   |   25.24 | 31/08/2025   |
|   22 | 734                                                     | 4L of Moradabad western side spur connecting NH-734 & NH- 24 from Km. 0.000 to Km. 33.200 (Pkg-I)                                                |   33.72 |    887.58 | 07/12/2022   |   30.71 | 31/10/2025   |
|   23 | 9                                                       | 4L Rampur Bypass from Km. 181.000 to Km. 189.500                                                                                                 |   10.19 |    339.72 | 30/03/2022   |   78    | 31/03/2025   |
|   24 | 6 Lane Green field Varanasi- Ranchi- Kolkata Expressway | Varanasi Ranchi Kolkata Expressway, Pkg-1                                                                                                        |   27    |    994.03 | 31.03.2023   |    1    | 24.11.2026   |
|   25 | Varanasi Ring Road , Phase-II ,Pkg-2                    | Varanasi Ring Road (Pkg-II) connecting Sandaha village (km 11.70/NH-29) with Revasa village (km 818.80 / NH-2), Phase-II                         |   27.27 |    949    | 13.02.2018   |   88.1  | 30.06.2025   |
|   26 | NH-29E (New NH- 24)                                     | 4-laning of Gorakhpur-Sonauli Section of NH-29E                                                                                                  |   79.54 |   1458    | 30.03.2022   |   43.45 | 31.10.2025   |
|   27 | -                                                       | Gorakhpur Bypass (Green Field Alignment)                                                                                                         |   26.62 |    646.26 | 29.03.2023   |   30.25 | 02.01.2026   |

|   28 | NH-31   | Construction of Four Lane Highway form Ghazipur- Ballia- UP/Bihar State Border (Greenfield) section of NH-31: Package I [from Hridaipur (km 0.000) to Shahapur (km 42.500)] on EPC Mode in the state of Uttar Pradesh.   |   42.50 |   621.00 | 12.12.2022   |   47.9 | 31.08.2025   |
|------|---------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|----------|--------------|--------|--------------|
|   29 | NH-31   | Construction of Four Lane Highway from Ghazipur- Ballia- UP/Bihar State Border (Greenfield) section of NH-31: Package II [from Shahapur (km 42.500) to Pindari (km 78.150)] on EPC Mode in the state of Uttar Pradesh.   |   35.65 |   585.91 | 23.01.2023   |  36.71 | 26.10.2025   |
|   30 | NH-31   | Four Lane Highway from Ghazipur- Ballia-UP/Bihar State Border (Greenfield) section of NH-31: Package III [from Pindari (km 78.150) to Rawalganj Bypass (Km 117.120)].                                                    |   38.97 |   660.34 | 30.11.2022   |  32.5  | 26.12.2025   |
|   31 | NH-31   | Four Lane Highway from Ghazipur- Ballia-UP/Bihar State Border (Greenfield) section of NH-31: Package IV [from Buxur Spur of length km 17.270 on EPC Mode in the state of Uttar Pradesh.                                  |   17.27 |   243.88 | 07.12.2022   |  45.57 | 31.08.2025   |
|   32 | NH-128A | Construction of 211.880 m Major Bridge on well foundation over River Gomti on NH-128A (Parallel to Shastri Bridge) in Jaunpur city on Engineering, Procurement & Construction (EPC) Mode in the State of Uttar Pradesh.  |    0.21 |    20.74 | 02.06.2022   |  53.45 | 28.06.2025   |
|   33 | NH-31   | Construction of 30m Minor Bridge with pile foundation over Kathal Nallah at chainage 483.810 of NH-31 (Ghazipur- Ballia) in Ballia city in the state of Uttar Pradesh.                                                   |    0.03 |     4.07 | 15.03.2024   |  57    | 30.04.2025   |

|   34 | 330A                      | Two/Four laning of Raebareli - Jagdishpur Section of NH-330A from km. 0.000 to km. 47.800 (Design Length - 46.020 km.) including Jagdishpur Bypass and Excluding 4.100 km. overlapping Length of Jagdishpur Bypass with NH- 731 (Old NH-56) in the state of UP on EPC mode   | 46.02                                   |   369.71 | 02.08.2021   |    95 | 10.06.2025   |
|------|---------------------------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------------------------------------|----------|--------------|-------|--------------|
|   35 | NH-30                     | Construction of 4 Laning of Raebareli-Prayagraj Section (Excluding Bypasses & Link Road) of NH-24B (New NH-30)                                                                                                                                                               | 63.17                                   |   638.35 | 10.11.2023   | 98    | 10.02.2025   |
|   36 | NH-30                     | 4 Laning of Raebareli Allahabad section of NH 30 (Old NH 24B)(4 bypases)Jagatpur, Babuganj, Unchahar, Alapur                                                                                                                                                                 | 24.19                                   |   426.71 | 18.07.2022   | 98    | 16.03.2025   |
|   37 | Inner Ring Road Prayagraj | Inner Ring Road in Prayagraj city Pkg- II                                                                                                                                                                                                                                    | 7.66                                    |   835.43 | 17.10.2023   | 19.64 | 18.06.2026   |
|   38 | Inner Ring Road Prayagraj | Inner Ring Road in Prayagraj city Pkg- III                                                                                                                                                                                                                                   | 14.98                                   |   349.48 | 19.10.2023   | 84.5  | 26.03.2025   |
|   39 | NH-148NA                  | Construction of Greenfield Connectivity to Jewar International Airport from DND- Faridabad-Ballabhgarh Bypass KMP Link - Spur to Delhi Mumbai Expressway                                                                                                                     | 31.425 22.3 km(Haryana) & 9.125 km (UP) |  2414.67 | 01.08.2022   | 34.2  | 30.06.2026   |
|   40 | 709B                      | Shamli to Saharanpur section of NH-709B Pkg-II                                                                                                                                                                                                                               | 62.77                                   |   739.09 | 05.02.2019   | 96    | 31.03.2025   |
|   41 | 344G                      | 6 Lane Delhi-Dehradun- Saharnpur Economic Corridor, Pkg-I                                                                                                                                                                                                                    | 27.00                                   |  1602.01 | 24.12.2021   | 82    | 30.04.2025   |
|   42 | 344G                      | 6 Lane Delhi-Dehradun- Saharnpur Economic Corridor, Pkg-II                                                                                                                                                                                                                   | 29.50                                   |  1335.45 | 28.08.2021   | 74    | 30.04.2025   |

<!-- image -->

|   43 | 344G            | 6 Lane Delhi-Dehradun- Saharnpur Economic Corridor, Pkg-III                                                                                                                                                                                                         |   25.50 |   1159.96 | 28.08.2021    |    98 | 30.04.2025   |
|------|-----------------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|-----------|---------------|-------|--------------|
|   44 | 344G            | 6 Lane Delhi-Dehradun- Saharnpur Economic Corridor, Pkg-IV                                                                                                                                                                                                          |   37.79 |   1428.19 | 28.08.2021    | 80    | 30.04.2025   |
|   45 | Greenfield SPUR | Spur(SHAMLI) of NH-709AD connecting NH-709A                                                                                                                                                                                                                         |    8    |    326.79 | 14/15.03.2022 | 93    | 31.03.2025   |
|   46 | DME Pkg-V       | 4 lane connector from Delhi Meerut Expressway (Km. 50+000 of Pkg-IV) to Km. 8+520 of NH-235 in the state of Uttar Pradesh on EPC Mode (Length 14+600 Kms) under Bharatmala Pariyojna                                                                                |   14.6  |   1147.26 | 30.03.2022    | 49.9  | 31.12.2025   |
|   47 | NH-709B, PKG-II | Development of six-lane access controlled in Uttar Pradesh portion of Delhi-Saharanpur Highway from Delhi/UP Border to EPE Junction (Ch. 14.750 to Ch. 31.600) in the state of Uttar Pradesh on EPC Mode under Economic Corridor in Phase-1 of Bharatmala Pariyojna |   16.85 |   2002.79 | 22.02.2021    | 98    | 15.02.2025   |
|   48 |                 | 4 - laning of Behsuma - Bijnor section of NH - 119 (New NH - 34) from Design Ch. 39.250 (Ex. Ch. 39/240) to Design Ch. 78.810 (Ex. Ch. 89/590) with Design Length 39.500 km in the State of Uttar Pradesh on Hybrid Annuity Mode under Bharatmala Pariyojna         |   39.56 |   1180.99 | 29.03.2023    | 17.02 | 19.05.2026   |
|   49 | NH-709AD        | Improvement & Up-gradation of Muzaffarnagar-Miranpur section of NH-709AD from Km 97.450 to 123.450 on EPC mode under NH(O) in the State of Uttar Pradesh (Pkg-III)                                                                                                  |   27.25 |    465    | 24-09-2021    | 97.73 | 28.02.2025   |

|   50 |         | Up gradation of Highway starting from junction with NH- 44 at Panipat connecting Kairana, Shamli, Muzaffarnagar, Miranpur, Bijnor and terminating at its junction with NH-74 at Kotawali to Two/four lane with paved shoulder configuration- Improvement & Upgradation of Bijnor-Kotwali section of NH- 709AD (Package-IV) on EPC mode in the state of Uttar Pradesh   |   21.68 |   188.60 | 22.07.2021   |   62.63 | 30.04.2025   |
|------|---------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|----------|--------------|---------|--------------|
|   51 |         | Improvement and up gradation / construction of Muzaffarnagar connecting NH 709 AD (Panipat Shamli Muzaffarnagar Highway and NH-58 ( New NH- 334) Meerut Roorkee Highway) by passing Muzaffarnagar town in the state of Uttar Pradesh under Bharatmala Pariyojna( ICR) on EPC mode                                                                                      |   10.15 |   169.55 | 25-11-2022   |   79.1  | 31.03.2025   |
|   52 | NH-709A | Widening and strengthening for improvement and up-Gradation of NH-709A Garhmukteshwar chainage-83+200 of NH-24 to Meerut (chainage 9+860 of NH- 235) including connector to Nh- 119 Package XII in the state of Uttar Pradesh on EPC Mode                                                                                                                              |   50.25 |   954.9  | 12-03-2021   |   52.48 | 31.12.2025   |
|   53 | -       | Construction of 4-Lane access 'Spur of Meerut- Garhmukteshwar Section of NH-709A (New NH-34) near village Salarpur Jalalpur Connecting NH-58(New NH- 334) near village Daurala, (MEERUT) Bypassing Meerut City' (Design KM 0+000 to Design KM 12+820) on EPC Mode Under Bharatmala Pariyojna in the State of Uttar Pradesh                                             |   12.02 |   224.96 | 23-03-2022   |   46.21 | 31.10.2025   |

|   54 | NH-344      | Six laning along with full access control provisions in stretches from Saharanpur bypass to Ganeshpur section of Delhi- Dehradun Economical Corridor in the state of Uttar Pradesh and Uttarakhand (Design Chainage 13.890 to 41.820, Length - 27.930) on EPC mode under Bharatmala Pariyojana Phase - 1 (Package-2).   | UP: 23.70 ; UK: 4.23    |   412.95 | 30.06.2022   | 75.53   | 31.03.2025   |
|------|-------------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------------------|----------|--------------|---------|--------------|
|   55 | NH-344BG    | Development of 6-lane access- controlled Spur to Haridwar from Delhi-Saharanpur- Dehradun Corridor in the state of Uttar Pradesh & Uttarakhand on Hybrid Annuity Mode under Bharatmala Pariyojana (from Ch. 0.000 to Ch. 50.700).                                                                                       | UP: 19.07 ; UK: 31.63   |  1475    | 24.12.2021   | 60.02   | 30.06.2025   |
|   56 | NH-87       | Four laning of Rampur- Kathgodam section of NH-87 from km. 0.000 to km. 43.446 (Package-I) in the State of Uttar Pradesh under NHDP Phase-III on Hybrid Annuity Mode:-                                                                                                                                                  | 43.45                   |   904.41 | 31.03.2016   | 95.87   | 15.03.2025   |
|   57 | NH-34 & 734 | 4L of Haridwar-Nagina section from km. 0.00 to km. 71.614 of NH-74                                                                                                                                                                                                                                                      | UP: 41.614 ; UK: 30.000 |  1659.12 | 31.03.2016   | 83.46   | 31.05.2025   |
|   58 | NH-534      | 4L of Najibabad Bypass from Km. 105.423 to Km. 118.373 (excluding 2.45 Km. of NH-74 Bypass) of NH-119                                                                                                                                                                                                                   | 10.76                   |   578.02 | 23.03.2022   | 90.1    | 28.02.2025   |
|   59 | NH-534      | 2L PS of Najibabad Kotdwar section from 112.575 to Km. 138.635 of NH 119                                                                                                                                                                                                                                                | 15.56                   |   107.43 | 23.03.2022   | 10.31   | 07.09.2025   |
|   60 | NH-24B      | Balance work of Construction of Ring Road for Raebareli City on eastern side of NH-24B (Phase-I) on EPC mode                                                                                                                                                                                                            | 17.93                   |   319.96 | 07.09.2020   | 88%     | March, 2025  |
|   61 | 730         | Construction of two lane ROBs at km.103.907 & km.120.985 of NH-730 on EPC mode                                                                                                                                                                                                                                          | 1 Job                   |    99.64 | 30.08.2020   | 89%     | March, 2025  |
|   62 | 75E         | Construction of ROB at LC                                                                                                                                                                                                                                                                                               | 1 Job                   |    28.69 | 05.08.2021   | 15%     | December,    |

|    |      | no.50/B/E at km.298.000 on NH-75E on EPC mode                                                                                                                                                                           |       |         |            |     | 2025           |
|----|------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------|---------|------------|-----|----------------|
| 63 |      | Balance work of Construction of bypass for providing inter connectivity along National Highway (NH) around the Pratapgarh City (Pratapgarh bypass) on item rate tender from km.2.9 to Km.13.88 (Pkg.II)                 | 10.6  |   81.88 | 26.09.2024 | 41% | June, 2025     |
| 64 | 731A | Rehabilitation & Upgradation of NH-731A from Km.0.00 to Km.35.00 to 2-lane with paved shoulder under EPC mode                                                                                                           | 35    |  264.86 | 04.10.2021 | 78% | June, 2025     |
| 65 | 235  | Widening of existing four lane to six lane road from km 3.000 to km 7.469 of NH-235 (New NH-334) under EPC mode                                                                                                         |  4.47 |   44.92 | 12.07.2022 | 80% | March, 2025    |
| 66 | 96   | Construction of 6-lane bridge on Ganga on NH-96 and its approaches in Phaphamau Allahabad on EPC mode                                                                                                                   |  9.9  | 1948.25 | 25.11.2020 | 72% | August, 2025   |
| 67 | 219  | Construction of Two lane with paved shoulder from Km. 0+000 to Km.10+603 (UP-Bihar Border to Chandauli) of NH-219 on EPC mode                                                                                           | 10.6  |  128.31 | 08.08.2022 | 55% | June, 2025     |
| 67 | 334A | Widening and strengthening from km 0.00 to km 15.089 of NH-334A (Purkaji-Laksar- Haridwar Road) to two lane with paved shoulder configuration under EPC mode                                                            | 15.09 |  227.06 | 30.03.2022 | 99% | February, 2025 |
| 67 | 227A | Improvement and upgradation to two lane with Paved Shoulder configuration from existing km 55.00 to km 90.00 (Design length 34.76) of NH- 227A (near Chhapia Village to near Sikriganj) in the State of UP on EPC Mode. | 34.76 |  307.11 | 07.01.2022 | 86% | March, 2025    |
| 68 | 135A | Widening & Upgradation to four lane configuration from Km.34.900 (Bhadohi) to km.73.134 (Jaunpur) of NH- 135A on EPC mode                                                                                               | 37.53 |  395.62 | 04.10.2021 | 66% | June, 2025     |

|   69 | 730   | Construction of one flyover at Km 2+735 and one Major bridge at Km 31+260 on NH- 730 on EPC basis                                                                                       | 1 Job   |   126.94 | 02.09.2022   | 77%   | June, 2025     |
|------|-------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|----------|--------------|-------|----------------|
|   70 | 91A   | Widening & Strengthening of section from Bharthana chowk to Kodarkoot (km. 0.00 to Km. 40.00) of NH-91A on EPC mode                                                                     | 40      |   343.77 | 27.08.2020   | 77%   | June, 2025     |
|   71 | 76    | Construction of ROB at Km.202.992 on NH-76 in the state of Uttar Pradesh on EPC mode                                                                                                    | 1 Job   |    50.77 | 15.05.2023   | 35%   | December, 2025 |
|   72 | 731A  | Construction of 4-lane green field highway from Km. 35.000 to Km. 49.155 of NH-731A with paved shoulders on HAM                                                                         | 14.16   |   697.66 | 17.01.2023   | 73%   | October, 2025  |
|   73 | 731B  | Construction of Two Lane with paved shoulder highway from Design Ch.0.000 to Ch.49.2OO of NH-731B on EPC Mode                                                                           | 49.2    |   640.18 | 14.03.2023   | 56%   | November, 2025 |
|   74 | 730   | Construction of Shohratgarh Bypass on NH-730 under EPC mode in the State of Uttar Pradesh                                                                                               | 6.27    |   189.31 | 04.09.2023   | 15%   | June, 2025     |
|   75 | 227A  | Improvement and upgradation to two lane with paved shoulder configuration from existing km 90.00 to 130.00 (Design length 39.15) of NH-227A (near Sikriganj to Barhalganj) on EPC Mode. | 39.15   |   403.36 | 07.01.2022   | 45%   | June, 2025     |
|   76 |       | Construction of Pratapgarh Bypass (Extension) connecting NH-31 to NH-330                                                                                                                | 6.13    |   225.17 | 29.09.2023   | 47%   | June, 2025     |
|   77 | 730   | Construction of Gilaula bypass with 2L+PS configuration starts near km 281.930 of NH-730 and ends near km 284.900 of NH-730 on EPC mode                                                 | 3.51    |    62.18 | 27.10.2023   | 37%   | June, 2025     |
|   78 | 731B  | Widening to four lane with paved shoulder from Design Km.49.200 to Km.89.285 of NH-731B on EPC mode in the state of Uttar Pradesh                                                       | 40.09   |   917.91 | 05.06.2023   | 34%   | 14.01.2026     |
|   79 | 76    | Construction of ROB at Km.146.488 of NH-76 including approaches on EPC basis in the State of Uttar Pradesh                                                                              | 1 Job   |    78.5  | 04.03.2023   | 35%   | 19.06.2025     |

|   80 | 731A    | Construction of 4-lane highway with paved shoulders from Km 49.155 to Km 74.700 of NH- 731A on Hybrid Annuity Mode in the state of Uttar Pradesh                                                  | 25.55   |   1156.72 | 21.04.2023   | 40%   | 31.01.2026   |
|------|---------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|-----------|--------------|-------|--------------|
|   81 | 124D    | Construction of two lane with paved shoulder from existing Km.0.000 to Km.55.610 (design km. 0.000 to km. 54.048) of NH-124D                                                                      | 54.05   |    840.93 | 14.03.2023   | 24%   | 08.02.2026   |
|   82 | 321G    | Rehabilitation and upgradation from km 51.600 to km 75.700 of NH-321G (Nuhkhas to Etah section) to 2L+PS under EPC mode                                                                           | 24.1    |    343.54 | 02.02.2023   | 19%   | 27.08.2025   |
|   83 | 135A    | Construction of Mariahu Bypass with four lane paved shoulder configuration (Km.53.540 to Km.59.200) of NH-135A on EPC mode in the state of Uttar Pradesh                                          | 7.39    |    438.24 | 30.11.2023   | 20%   | 28.08.2025   |
|   84 | 76      | Construction of ROB at Km.168.231 on NH-76 on EPC mode                                                                                                                                            | 1 Job   |     63.75 | 24.03.2023   | 15%   | 10.09.2025   |
|   85 | 730     | Improvement and Up-gradation to two Lane with Paved Shoulder Configuration from existing km. 420.00 (Shohrathgarh) to km. 454.00 (Uska Bazar) of NH-730 in the state of Uttar Pradesh (EPC) basis | 32.54   |    509.65 | 27.09.2023   | 12%   | 14.09.2025   |
|   86 | 76 & 27 | Construction of Jasra Bypass with four lane paved shoulder configuration from km. 379.670 on NH-76 (New NH-35) to km. 18.000 on NH-27 (New NH-30) on EPC mode                                     | 5.1     |    274.06 | 11.08.2023   | 80%   | 14.09.2025   |
|   87 | 730S    | Rehabilitation and up-gradation from km. 0.000 to km. 40.390 of NH-730S (Maharajganj - Nichloul - Thuthibari) to two lane with paved shoulder configuration under EPC mode                        | 40.39   |    809.25 | 13.12.2023   | 12%   | 04.12.2025   |
|   88 | 731A    | Construction of four lane highway with paved shoulder from Km.74.700 to Km.112.950 of NH-731A (i/c Yamuna Bridge) on HAM                                                                          | 38.25   |   1141.67 | 13.07.2023   | 23%   | 23.06.2026   |

|   89 | 330 & 730   | Construction of Balrampur bypass with 2L flexible pavement configuration from km.223.000 of NH-330 to km.328.300 of NH-730 under EPC mode   |   20.52 |   515.69 | 07.12.2023   | 13%   | 02.02.2026     |
|------|-------------|---------------------------------------------------------------------------------------------------------------------------------------------|---------|----------|--------------|-------|----------------|
|   90 | 96          | Widening to 4L rigid pavement configuration from Km 90.00 to Km 100.800 of NH-96 (km 42.O to km 53.300 as per new NH- 330), under EPC mode  |   11.3  |   309.69 | 23.05.2023   | 0     | 10.11.2026     |
|   91 | 227A        | Improvement and Up-gradation to 2L+PS/4L from Km 130.000 to Km 191.000 of NH-227A (near Barhalganj to Mehrauna Ghat) on HAM                 |   57.24 |  1344    | 30.06.2023   | 0     | 03.05.2027     |
|   92 | 92          | Rehabilitation and upgradation to four lane road from km 70.500 to km 78.600 of NH-92 under EPC mode                                        |    8.1  |   296.02 | 29.03.2023   | 0     | 07.01.2027     |
|   93 | 92          | R/U to 2-lane with PS of near karri to etawah village section of NH-92 from km.30.00 to 57.346 under GNHCP                                  |   27.35 |   211.09 | 31.03.2022   | 93%   | February, 2025 |
|   94 | 92          | R/U to 2-lane with PS of Bewar to near karri village section of NH-92 from km.0.00 to 30.00 under GNHCP                                     |   30    |   236.47 | 14.03.2022   | 84%   | March, 2025    |
|   95 | 730C        | R/U to 2-lane with PS of Miranpur Katra to Radhaita Section of NH-730C from km.114.00 to 137.2500 under GNHCP                               |   23.25 |   172.5  | 14.03.2022   | 65%   | March, 2025    |
|   96 | 730C        | R/U to 2-lane with PS of Bewar to Allahganj Section of NH- 730C from km.0.00 to 52.770 under GNHCP                                          |   52.77 |   340.16 | 14.03.2022   | 91%   | March, 2025    |

## ANNEXURE II

ANNEXURE II REFERRED TO IN REPLY TO PART (d) OF LOK SABHA UNSTARRED  QUESTION  NO.  495  FOR  ANSWER  ON  06.02.2025 ASKED BY SHRI RAJEEV RAI REGARDING NHS IN UTTAR PRADESH

## Details of Median Openings and underpasses of NH-24

|   Sl. No. | District   | Project                                         | Details of Median Openings   | Chainage                                                                                                                                                                                   | Details of underpasses                                                                                                                                                                                                                                                                         | Chainage                                                                                                |
|-----------|------------|-------------------------------------------------|------------------------------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------------------------------------------------------------------------------------------------------|
|         1 | Gorakhpur  | 4 Laning of Varanasi Gorakhpur section of NH 24 | 21 Median Opening            | 153+220, 164+950, 167+250, 169+650, 173+470, 175+830, 178+690, 181+905, 183+645, 185+745, 187+100, 188+908, 192+993, 195+400, 198+300, 203+545, 205+190, 207+240, 209+747, 211+800 212+350 | Light vehicular underpass Pedestrain underpass Pedestrain underpass Light vehicular underpass Light vehicular underpass Pedestrain underpass Pedestrain underpass Pedestrain underpass Vehicular underpass Pedestrain underpass Pedestrain underpass Pedestrain underpass Pedestrain underpass | 164+744 172+644 174+425 177+175 180+840 184+635 188+090 189+187 189+973 190+885 200+440 208+672 210+388 |
|         2 | Mau        | 4 Laning of Varanasi Gorakhpur section of NH 24 | 16 Median Opening            | 108+220, 110+745, 116+245, 123+100, 127+500, 129+920, 131+640, 136+125, 136+200, 138+995, 140+370, 142+630, 144+760, 149+295 , 151+500 152+020                                             | Pedestrain underpass Light vehicular underpass Vehicular underpass Vehicular underpass Pedestrain underpass Pedestrain underpass Vehicular underpass Vehicular underpass Light vehicular underpass Light vehicular underpass                                                                   | 110+280 114+250 114+912 118+142 123+270 126+693 128+363 138+077 155+100 156+786                         |
|         3 | Balia      | -                                               | -                            | -                                                                                                                                                                                          | -                                                                                                                                                                                                                                                                                              | -                                                                                                       |

*****