Lok Sabha Question No. 279 (STARRED), answered on 2025-12-18
Subject: Highway Projects in Kerala
Ministry: ROAD TRANSPORT AND HIGHWAYS
Asked by: Shri K Radhakrishnan, Shri Benny Behanan

## GOVERNMENT OF INDIA MINISTRY OF ROAD TRANSPORT AND HIGHWAYS

## LOK SABHA STARRED QUESTION NO. 279

## ANSWERED ON 18 TH  DECEMBER, 2025

## HIGHWAY PROJECTS IN KERALA

*279.  SHRI BENNY BEHANAN

## SHRI K RADHAKRISHNAN:

## Will the Minister of ROAD TRANSPORT AND HIGHWAYS

सड़क परिवहन औि िाजमार्ग मंत्री

## be pleased to state:

- (a)  the  details  and  current  status  of  all  new  national  highway projects  sanctioned  in  Kerala  during  the  last  five  years  including their  length,  estimated  cost  and  timelines  for  completion,  projectwise;
- (b)  the  present  status  of  the  proposed  Outer  Ring  Road  project  in Kerala  including  progress  of  DPR  preparation,  land  acquisition, estimated cost and the expected date of commencement of work;
- (c)  the  details  and  current  status  of  Greenfield  Highway  projects proposed  or  approved  in  Kerala  including  alignment,  length,  land acquisition progress and timelines;
- (d)  whether  several  sanctioned  highway  projects  in  the  State  are facing delays, if so, the reasons for such delays;
- (e)  the  present  status  of  land  acquisition  and  fund  release  for ongoing and proposed highway projects; and
- (f) whether the Government proposes to expedite the completion of delayed national highway, Outer Ring Road and Greenfield Highway projects in Kerala, if so, the details thereof?

## ANSWER

THE MINISTER OF ROAD TRANSPORT AND HIGHWAYS

(SHRI NITIN JAIRAM GADKARI)

(a) to (f)        A statement is laid on the Table of the House.

STATEMENT REFERRED TO IN REPLY TO PARTS (a) TO (f) OF LOK SABHA STARRED QUESTION NO. 279 ANSWERED ON 18TH DECEMBER, 2025 ASKED BY SHRI BENNY BEHANAN AND SHRI K RADHAKRISHNAN REGARDING 'HIGHWAY PROJECTS IN KERALA'. (a) During the last five years, several new National Highway projects have been sanctioned in the State of Kerala. The details and current status of these projects are in Annexure-I. (b) The proposal of Outer Ring Road of Thiruvananthapuram City is in the process of preparation of final design after review of various alternatives due to high hill cut/fill sections along alignment keeping in  view  of  recent  incidents  of  slippages  of  slope  in  NH-66  works. The  firmed  up  total  cost  of  the  project  would  be  known  on finalisation of the Detailed Project Report (DPR). (c) Details of Greenfield Highway projects to be taken up, and their tentative timelines in the State of Kerala are at Annexure-II. (d) to (f) Some sanctioned National Highway projects in Kerala are facing delays due to various factors such as land acquisition issues, delays in forest and environmental clearances and adverse weather conditions. However, the Government is taking several measures to expedite  the  completion  of  the  delayed  National  Highway,  and Greenfield Highway projects in Kerala. These include regular review meetings  at  various  levels,  close  coordination  with  the  State Government for expeditious land acquisition and clearances, resolution of bottlenecks at the field level, and continuous monitoring of  project  progress.  The  details  of  Land  Acquisition  in the State of Kerala are in Annexure-III.

## Annexure-I

ANNEXURE  REFERRED  TO  IN  REPLY  TO  PART  (a)  OF  LOK  SABHA  STARRED  QUESTION  NO.  279 ANSWERED ON 18 TH  DECEMBER, 2025 ASKED BY SHRI BENNY BEHANAN AND SHRI K RADHAKRISHNAN REGARDING 'HIGHWAY PROJECTS IN KERALA'

## The details and status of projects in Kerala

| Sl No   | Name of the Project                                                                                                      | NH No   | Length (km)   | San. Cost Rs . in Cr   | Date of Sanction   | Status          | Work completion date   |
|---------|--------------------------------------------------------------------------------------------------------------------------|---------|---------------|------------------------|--------------------|-----------------|------------------------|
|         | 2020-21                                                                                                                  |         |               |                        |                    |                 |                        |
| 1       | Strengthening and Construction of Retaining wall from KM 0/000 to 15/500 of NH 185 in the State of Kerala on EPC mode    | 185     | 15.5          | 47.62                  | 14.12.2020         | Completed       | 02.11.2023             |
| 2       | Strengthening and Construction of Retaining wall from KM 106/700 to 136/600 of NH 183 in the State of Kerala on EPC mode | 183     | 29.9          | 54.15                  | 14.12.2020         | work terminated | work terminated        |
| 3       | Strengthening and Geometric improvements                                                                                 | 183A    | 32.1          | 47.58                  | 14.01.2021         | Completed       | 31.10.2024             |

|    | from Km 40/290 to 72/390 of NH 183A in the State of Kerala under Annual Plan 2020-21 on EPC Mode (Total length 32.100 Km).                                                                |     |      |           |            |                         |               |
|----|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----|------|-----------|------------|-------------------------|---------------|
|  4 | Repair and Rehabilitation of Churali Bridge at KM 22/450, Karimban Bridge at KM 28/535, Thadiyanpadu Bridge at KM 30/725 and Dam top bridge at KM 36/155 in NH 185 in the State of Kerala | 185 |      |    2.0593 | 02.03.2021 | Completed               | 15.06.2022    |
|  5 | Rehabilitation Paingana Bridge at KM 158/050 in NH 183 of Kottayam District in the State of Kerala                                                                                        | 183 |      |    0.9752 | 02.03.2021 | De-sanctioned           | De-sanctioned |
|  6 | Repair and Rehabilitation of 35th Mile Bridge at KM 162/240 in NH 183 of Idukki District in the State of Kerala                                                                           | 183 |      |    0.9752 | 02.03.2021 | Completed               | 30.03.2023    |
|  7 | Thalappady to Chengala                                                                                                                                                                    |  66 | 39.0 | 1939.5    | 07.05.2020 | Substantially Completed | PCC issued    |
|  8 | Chengala to Neeleshwaram                                                                                                                                                                  |  66 | 37.3 | 1729.9    | 13.05.2020 | On-going                | 30.06.2026    |

| 9   | Neeleshwaram to Thalipparamba                                                                     | 66   | 40.1   | 3053.2   | 03.06.2020   | On-going                | 30.06.2026                                |
|-----|---------------------------------------------------------------------------------------------------|------|--------|----------|--------------|-------------------------|-------------------------------------------|
| 10  | Thalipparamba to Muzhapilangadu                                                                   | 66   | 30.0   | 2721.5   | 24.07.2020   | On-going                | 31.09.2026                                |
| 11  | Construction of six lane minor bridge at km 203.160 (Paloli palam) and major bridge(Morad)        | 66   | 2.1    | 216.9    | 05.03.2020   | Substantially Completed | Substantially Completed. CC to be issued. |
| 12  | Azhiyur to Vengalam                                                                               | 66   | 40.8   | 3219.5   | 14.10.2020   | On-going                | 31.08.2026                                |
| 13  | Ramanattukara to Valanchery                                                                       | 66   | 39.7   | 4256.1   | 30.03.2021   | Substantially Completed | PCC issued                                |
| 14  | Valanchery to Kappirikkad                                                                         | 66   | 37.4   | 3366.1   | 31.03.2021   | Substantially Completed | PCC issued                                |
|     | Sub Total                                                                                         |      | 343.8  | 20656.1  |              |                         |                                           |
|     | 2021-22                                                                                           |      |        |          |              |                         |                                           |
| 1   | Strengthening and Geometric Improvement from KM 42/725 to 56/550 of NH 185 in the State of Kerala | 185  | 13.825 | 22.4     | 08.12.2021   | Completed               | 30.01.2025                                |
| 2   | Strengthening from KM 61/000 to 83/940 of NH 185 in the State of Kerala                           | 185  | 22.94  | 30.32    | 13.12.2021   | Completed               | 31.05.2024                                |
| 3   | Strengthening and                                                                                 | 766  | 10     | 15.57    | 27.10.2021   | Completed               | 31.05.2023                                |

|    | Geometric Improvement from KM 15/000 to 25/000 of NH 766 in the State of Kerala                                                                                                                                   |      |     |       |             |           |            |
|----|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------|-----|-------|-------------|-----------|------------|
|  4 | Strengthening and Geometric Improvement from KM 27/300 to 32/940 of NH 183A in the State of Kerala                                                                                                                | 183A | 5.6 |  9.45 | 14.07.2021. | Completed | 27.03.2023 |
|  5 | Rehabilitation of Ellikad Bridge at chainage 43/650 on NH 766 in State of Kerala                                                                                                                                  | 766  |     |  0.65 | 07.12.2021  | Completed | 12.04.2024 |
|  6 | Providing and applying acrylic elastomeric coating to link road bridges Phase I and Phase II connecting Cochin Byepass and Willington Island in NH 47A(New NH 966B)                                               | 966B |     |  8.83 | 07.12.2021  | Completed | 22.04.2023 |
|  7 | Permanent Rectification of identified 8 numbers of Accident Black Spots on KL- (02)-109, KL-(02)-111, KL- (02)- 095, KL-(02)-112, KL- (02)-132, KL-(02)-235, KL- (02)-236 & KL-(02)-110 on NH-183 in the State of | 183  | 3   | 10.4  | 13.12.2021  | Completed | 17.10.2023 |

|    | Kerala                                                                                                                                                                                             |     |         |          |            |                     |                     |
|----|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----|---------|----------|------------|---------------------|---------------------|
| 8  | Kappirikkad-Thalikulam                                                                                                                                                                             | 66  | 33.2    | 3591.1   | 24.09.2021 | On-going            | 31.03.2026          |
| 9  | Thalikulam-Kodungallur                                                                                                                                                                             | 66  | 28.8    | 3612.7   | 24.09.2021 | On-going            | 31.03.2026          |
| 10 | Kodungallur- Edapally                                                                                                                                                                              | 66  | 26.0    | 3465.8   | 27.08.2021 | On-going            | 31.05.2026          |
| 11 | Thuravoor Thekku - Paravoor                                                                                                                                                                        | 66  | 38.4    | 2887.7   | 12.08.2021 | On-going            | 31.05.2026          |
| 12 | Paravoor to Kottukulangara                                                                                                                                                                         | 66  | 37.5    | 3506.2   | 16.11.2021 | On-going            | 31.03.2026          |
| 13 | Kottukulangara to start of Kollam bypass                                                                                                                                                           | 66  | 31.5    | 3835.2   | 18.05.2021 | On-going            | 25.03.2026          |
| 14 | Start of Kollam Bypass to Kadambattukonam                                                                                                                                                          | 66  | 31.3    | 2704.6   | 21.05.2021 | On-going            | 30.06.2026          |
| 15 | Kadambattukonam to Kazhakuttom                                                                                                                                                                     | 66  | 29.8    | 3409.7   | 06.12.2021 | On-going            | 30.06.2026          |
|    | Sub total                                                                                                                                                                                          |     | 311.865 | 27110.62 |            |                     |                     |
|    | 2022-23                                                                                                                                                                                            |     |         |          |            |                     |                     |
| 1  | Land Acquisition estimate for widening to two lane with paved shoulder of NH 766 starting from km 40/000(Puthupaddy) to km 117/600 Muthanga including Sultan bathery bypass in the State of Kerala | 766 |         | 214.88   | 12.10.2022 | work de- sanctioned | work de- sanctioned |

|   2 | Strengthening from Km 0/000 to km 5/920 in NH 966B in the State of Kerala under Annual Plan 2022-23 on EPC Mode                                                                                                                     |   966 B | 5.92   |   12.85 | 07.03.2023   | Completed              | 25.01.2025             |
|-----|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|--------|---------|--------------|------------------------|------------------------|
|   3 | Land acquisition estimate for widening to two lane with paved shoulder of NH 185 starting from its junction with NH No 85 Adimaly(km 0/000) and terminating with its junction with NH 183 near Kumily (Km83/940) in State of Kerala |     185 |        |  350.75 | 22.03.2023   | Work under De sanction | Work under De sanction |
|   4 | Land acquisition estimate for widening to two lane with paved shoulder of NH 766 starting from Km 5/000(Malaparamba) to km 40/000(Puthupady) including bypasses at Koduvally and Thamarassery in State of Kerala-                   |     766 |        |  454.01 | 21.03.2023   | work de sanctioned     | work de sanctioned     |
|   5 | Elevated Corridor from Aroor to Thuravoor Thekku                                                                                                                                                                                    |      66 | 12.8   | 2927.2  | 15.07.2022   | On-going               | 30.06.2026             |
|   6 | Widening/Development of                                                                                                                                                                                                             |      85 | 124.6  | 1231.7  | 25.05.2022   | On-going               | 30.03.2026             |

|    | NH-85                                                                                                                |     |        |         |            |          |            |
|----|----------------------------------------------------------------------------------------------------------------------|-----|--------|---------|------------|----------|------------|
|    | Sub total                                                                                                            |     | 143.32 | 5191.39 |            |          |            |
|    | 2023-24                                                                                                              |     |        |         |            |          |            |
| 1  | Rectification of 4 Nos of Blackspot                                                                                  | 66  | 2.4    | 130.6   | 25.12.2023 | On-going | 31.03.2026 |
| 2  | Rectification of 11 Nos of Blackspot                                                                                 | 544 | 12.1   | 485.4   | 06.09.2023 | On-going | 08.12.2025 |
|    | Sub total                                                                                                            |     | 14.5   | 616.0   |            |          |            |
|    | 2024-25                                                                                                              |     |        |         |            |          |            |
| 1  | Improvement proposal in landslide locations Km                                                                       | 85  |        | 7.99    | 14.11.2024 | On-going | 30.04.2026 |
| 2  | Geometrical Improvements at Ghat section of Thamarassery Churram on NH 766 at selected 3 locations where forest land | 766 | 0.35   | 37.16   | 04.12.2024 | On-going | 18.02.2027 |

|    | (ii) Hairpin Bend No.-7 (Km 51+590 to 51+680) (iii) Hairpin Bend No.8 (Km 51+860 to 51+900) in the state of Kerala under Annual plan 2024-25 on EPC Mode                    |     |        |        |            |          |                                               |
|----|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----|--------|--------|------------|----------|-----------------------------------------------|
| 3  | Construction of an underpass at km 184.850, supply & installation of Street lighting, Construction of Service roads and other miscellaneous works in Thalassery Mahe bypass | 66  |  1.1   |   40.4 | 02.07.2024 | On-going | 20.05.2026                                    |
| 4  | Balance work of widening of 4 nos existing 2 Lane major Bridge of Six-laning of Kozhikode Bypass                                                                            | 66  |  1.9   |  126   | 30.05.2024 | On-going | 05.03.2026                                    |
| 5  | Rectification of 17 nos of Blackspot                                                                                                                                        | 544 | 17.2   | 1058   | 02.07.2024 | Awarded  | Awarded and Appointed date yet to be declared |
|    | Sub total                                                                                                                                                                   |     | 20.595 | 1269.5 |            |          |                                               |

## Annexure-II

ANNEXURE  REFERRED  TO  IN  REPLY  TO  PART  (c)  OF  LOK  SABHA  STARRED  QUESTION  NO.  279 ANSWERED ON 18 TH  DECEMBER, 2025 ASKED BY SHRI BENNY BEHANAN AND SHRI K RADHAKRISHNAN REGARDING 'HIGHWAY PROJECTS IN KERALA'

Details of Greenfield Highway projects to be taken up, and their tentative timelines in the State of Kerala

| Sr. No.   | PROJECT NAME                          | NH             | Alignment approval date   | Length Km)               | (in Current Status   | Land Acquisition Status   | Time line                                                                | Land Acquisition Status   |
|-----------|---------------------------------------|----------------|---------------------------|--------------------------|----------------------|---------------------------|--------------------------------------------------------------------------|---------------------------|
| Sr. No.   | PROJECT NAME                          | NH             | Alignment approval date   | Length Km)               | (in Current Status   | 3A 3D                     | Time line                                                                |                           |
| 1         | Aryankavu to Edamon                   | 13.02.2025     | 20.6                      | DPR is in progress       | To be initiated      | Nil                       | Since the Projects are to be appraised by PPPAC and approved by CCEA,    |                           |
| 2         | Edamon to Kadambattukonam             | 23.01.2025     | 38.9                      | DPR stage                | 116.93 Ha            | 102.02 Ha                 | therefore, the commencement of                                           |                           |
| 3         | Punalur Bypass                        | To be approved | 11.5                      | Alignment approval stage | To be initiated      | Nil                       | Project is possible only after sanction of the project by Govt of India. |                           |
| 4         | Vizhinjam- Navaikulam Outer Ring Road | To be approved | 62.7                      | Alignment approval stage | 100%                 | 30%                       |                                                                          |                           |
| 5         | Palakkad- Kozhikode GF                | 27.01.2022     | 121.0                     | DPR stage                | 571.007 Ha           | 549.352 Ha                | 542.105                                                                  |                           |

|   Highway |                                               |                |      |                          |    |    |    |                      |
|-----------|-----------------------------------------------|----------------|------|--------------------------|----|----|----|----------------------|
|         6 | Angamaly to Kundanoor section of NH-544 544   | To be approved | 44.7 | Alignment approval stage | NA | NA | NA |                      |
|         7 | Kodungaloor to Angamaly section of NH-544 544 | To be approved | 20   | DPR is to be initiated   | NA | NA | NA | DPR has been awarded |

ANNEXURE REFERRED TO IN REPLY TO PART (d) to (f)  OF LOK  SABHA STARRED QUESTION NO. 279 ANSWERED ON 18 TH  DECEMBER, 2025 ASKED BY SHRI BENNY BEHANAN AND SHRI K RADHAKRISHNAN REGARDING 'HIGHWAY PROJECTS IN KERALA'

## The details of Land Acquisition in the State of Kerala

| Sr. No.   | PROJECT NAME    | NH No.   | Length (in Km)   | On-going or   | Land Acquisition     | Land Acquisition   | Land Acquisition             | Land Acquisition         | Land Acquisition         | Land Acquisition         | Land Acquisition         | Fund deposite d to CALA (in Cr.)   | Remarks   |
|-----------|-----------------|----------|------------------|---------------|----------------------|--------------------|------------------------------|--------------------------|--------------------------|--------------------------|--------------------------|------------------------------------|-----------|
|           |                 |          |                  | Proposed      | Total land d (in Ha) |                    |                              | Already Total Additional | Already Total Additional | Already Total Additional | Already Total Additional |                                    |           |
|           |                 |          |                  |               | require              | availabl e (in Ha) | Land to be acquire d (in Ha) | 3A                       | 3D                       | 3G                       | 3H                       |                                    |           |
| 1         | Chengala to     | 66       | 37.27            | On-going      | 167.71               | 125.76             | 41.94                        | 0.00                     | 0.00                     | 0.00                     | 0.00                     | 525.29                             | DPR       |
| 2         | Neeleshwaram to | 66       | 40.11            | On-going      | 181.57               | 75.71              | 105.85                       | 0.00                     | 0.00                     | 0.00                     | 0.00                     | 1363.75                            | DPR       |

|    | Thaliparambha                       |           |          |             |        |        |      |      |      |      |         |         | Completed                |
|----|-------------------------------------|-----------|----------|-------------|--------|--------|------|------|------|------|---------|---------|--------------------------|
|  3 | Thaliparambha to                    | 66 29.95  | On-going | 135.95      | 23.56  | 112.39 | 0.03 | 0.00 | 0.00 | 0.00 | 1137.20 |         | DPR Completed            |
|  4 | Azhiyur to Vengalam                 | 66 40.80  | On-going | 183.60      | 108.70 | 108.81 | 0.00 | 0.00 | 0.00 | 0.00 |         | 1645.54 | DPR Completed            |
|  7 | Kappririkkad- Thalikulam 66         | 33.17     | On-going | 169.74      | 60.37  | 109.37 | 0.00 | 0.00 | 0.00 |      | 0.00    | 2592.85 | DPR Completed            |
|  8 | Thalikulam- Kodungallur 66          | 28.84     | On-going | 144.64      | 48.58  | 96.06  | 0.00 | 0.00 | 0.00 | 0.00 |         | 2504.08 | DPR Completed            |
|  9 | Kodungallur- Edappally 66           | 26.03     | On-going | 112.53      | 112.53 | 0.00   | 0.00 | 0.00 | 0.00 |      | 0.00    | 1472.35 | DPR Completed            |
| 10 | Aroor-Thuravoor                     | 66 38.39  | On-going | 170.55      | 170.55 | 0.00   | 0.00 | 0.00 | 0.00 |      | 0.00    | 1374.34 | DPR Completed            |
| 11 | Thuravoor- Paravoor                 | 66 12.75  | On-going | 1.41        | 1.24   | 0.18   |      | 0.58 | 0.58 | 0.01 | 0.64    | 52.98   | DPR Completed            |
| 12 | Kochi - Munnar                      | 85 124.64 | On-going | 4.80        |        | 4.65   | 0.14 | 4.88 | 0.37 | 0.55 | 0.39    | 19.15   | DPR Completed            |
| 13 | Muvattupuzha - Kothamangalam Bypass | Bypass    | 13.00    | Proposed NA |        | NA     | NA   | NA   | NA   | NA   | NA      | NA      | DPR Awaded on 04.12.2025 |

|   14 | Willingdon Island to Kundanoor        | 966B         | 5.89     |   Proposed NA |     NA |        | NA     | NA     | NA    | NA    | NA      | NA      | Alignment Approval stage   |
|------|---------------------------------------|--------------|----------|---------------|--------|--------|--------|--------|-------|-------|---------|---------|----------------------------|
|   15 | Paravoor- Kottukulanagara             | 66 37.50     | On-going |        168.75 | 112.92 |  55.83 | 55.83  | 55.83  | 55.73 | 55.50 | 1756.55 |         | DPR Completed              |
|   16 | Kottukulangara - Kollam Bypass        | 66 31.50     | On-going |        141.75 | 100.43 |  41.32 | 41.32  | 41.32  | 41.20 | 41.11 | 1599.30 |         | DPR Completed              |
|   17 | Arayankavu - Edamon                   | 744 20.60    | Proposed |         60.8  |   2    |  58.8  | Nil    | Nil    | Nil   | Nil   |         | Nil     | Feasibility Stage          |
|   18 | Edamon - Kadambattukon am             | 744 38.86    | Proposed |        180.58 |   0    | 180.58 | 116.93 | 102.01 | Nil   | Nil   |         | Nil     | Draft DPR                  |
|   19 | Punalur Bypass                        | Bypass 11.53 | Proposed |         36.99 |   0    |  36.99 | Nil    | Nil    | Nil   | Nil   | Nil     |         | Alignment Approval stage   |
|   20 | Kollam Bypass to Kadambattukon am     | 66 31.25     | On-going |         24.02 |   0    |  24.02 | 24.02  | 24.02  | 24.02 |       | 24.02   | 1068.52 | DPR Completed              |
|   21 | Kadambattukon am to Kazhakuttam       | 66 29.83     | On-going |         71.22 |  71.22 |  71.22 | 71.22  | 71.22  | 71.22 | 71.22 |         | 1546.29 | DPR Completed              |
|   22 | Vizhinjam- Navaikulam Outer Ring Road | 866 62.70    | Proposed |        315.28 |   0    | 315.28 | 315.28 | 100.86 | 0.00  |       | 0.00    | 0.00    | Final DPR                  |

|   23 | Kozhikode - Palakkad                       | 966 121.01   | Proposed 571.01   |    | 0.00   | 571.01   | 571.00 7Ha   | 549.35 2Ha   | 542.10 5Ha   | 503.53 5Ha 4226.50   | Final DPR                |
|------|--------------------------------------------|--------------|-------------------|----|--------|----------|--------------|--------------|--------------|----------------------|--------------------------|
|   24 | Angamaly - Kundanoor                       | 544 44.70    | Proposed NA       | NA | NA     | NA       | NA           | NA           | NA           | NA                   | Alignment Approval stage |
|   25 | Kodungallur- Angamaly                      | 544 20.00    | Proposed NA       | NA | NA     | NA       | NA           | NA           | NA           | NA                   | DPR Awarded              |
|   26 | Connectivity of Kannur Airport from NH-66  | - 30         | Proposed NA       | NA | NA     | NA       | NA           | NA           | NA           | NA                   | DPR Awarded              |
|   27 | connectivity from Ramanattukara to Calicut | - 12         | Proposed NA       | NA | NA     | NA       | NA           | NA           | NA           | NA                   | DPR Awarded              |
|   28 | Fort Vypin to Matysyafed                   | - 13         | Proposed NA       | NA | NA     | NA       | NA           | NA           | NA           | NA                   | DPR Awarded              |

*****