Lok Sabha Question No. 1750 (UNSTARRED), answered on 2024-12-05
Subject: CRIF in Jharkhand
Ministry: ROAD TRANSPORT AND HIGHWAYS
Asked by: Shri Manish Jaiswal

be pleased to state:

(a) the total number of Central Road and Infrastructure Fund (CRIF) projects sanctioned  forJharkhand  and  the  total  length  of  road  constructed  under those projects; and

- (b) the progress of ongoing CRIF projects in Jharkhand including Hazaribagh and Ramgarh?

## ANSWER

THE MINISTER OF ROAD TRANSPORT AND HIGHWAYS

(SHRI NITIN JAIRAM GADKARI)

- (a)  Government has sanctioned 52 numbers projects on State roads having 1101 km length during the period from 2000 till date under Central Road Fund (CRF)/Central Road  Infrastructure Fund  (CRIF) at a cost of Rs.  2155 crores.   State  Government of Jharkhand has  constructed 826 km length of State roads under CRF/CRIF in the State of Jharkhand.
- (b) The progress of ongoing CRIF projects in Jharkhand including Hazaribagh are given in Annexure. There is no ongoing work in Ramgarh.

## GOVERNMENT OF INDIA

## MINISTRY OF ROAD TRANSPORT AND HIGHWAYS

LOK SABHA UNSTARRED QUESTION NO. 1750 ANSWERED ON 5 TH DECEMBER, 2024

## CRIF IN JHARKHAND

1750. SHRI MANISH JAISWAL:

Will the Minister of ROAD TRANSPORT AND HIGHWAYS

सड़क परिवहन औि िाजमार्ग मंत्री

ANNEXURE REFERRED TO IN REPLY TO PART (b) OF LOK SABHA STARRED QUESTION  NO.  1750  TO  BE  ANSWERED  ON  05.12.2024,  ASKED  BY  SHRI MANISH JAISWAL REGARDING CRIF IN JHARKHAND.

## Works in progress under CRIF in Jharkhand

|   S. No. | Name of Work                                                                                                                                     | District   |   Approved Cost (Rs. in Lakh) | Physical Progress (%)   |
|----------|--------------------------------------------------------------------------------------------------------------------------------------------------|------------|-------------------------------|-------------------------|
|        1 | Reconstruction of Meral- Bana-Ambakhoria Road (MDR-140) (Garhwa)                                                                                 | Garhwa     |                      13905.6  | 95%                     |
|        2 | Reconstruction of Nagar Utari-Dhurki-Ambakhoria Road (MDR-139) (Garhwa)                                                                          | Garhwa     |                      11311.4  | 80%                     |
|        3 | Proposed High Level Bridge in Mugma-Chirkunda (MDR- 62) Road over Barakar River (Dhanbad)- Length-512 mtr.                                       | Dhanbad    |                       5433.16 | 52%                     |
|        4 | Construction of Bridge over Bansloi River in 2nd Km of Amrapara Pakur bazar road (Link road Dumka-Sahebganj SH-18) (Pakur)-Length- 6*24.60 mtr.) | Pakur      |                        833    | 0%                      |
|        5 | Widening & Strengthening to 2 Lane of Duwari Rol Road (MDR-99) (Hazaribag)                                                                       | Hazaribagh |                       8465    | 28%                     |
|        6 | Widening /Strengthening Banaso-Budgadda Road (MDR-93) (Hazaribag)                                                                                | Hazaribagh |                       6845    | 26%                     |
|        7 | Widening /Strengthening 2- Lane of Chainpur-Mahuadarn upto Dumri Road (MDR-36) (Gumla)                                                           | Gumla      |                       5941    | 68%                     |
|        8 | Reconstruction of Bhuiya Sinan to Susni via Hathi Kheda Road (Jamshedpur)                                                                        | Jamshedpur |                       7351.57 | 16%                     |
|        9 | Reconstruction of Phuldungri (NH-33) to Jhantijharna via Burudih Road (Jamshedpur)                                                               | Jamshedpur |                      10462    | 3%                      |

|   10 | Widening & Strengthening of road of Mohanpur (Jaipur More) to Agriculture college up to Bihar border including Jhill Link Road (Deoghar)                  | Deoghar              |   2062.89 | 17%   |
|------|-----------------------------------------------------------------------------------------------------------------------------------------------------------|----------------------|-----------|-------|
|   11 | Widening & Strengthening of road from NH-114A Jarmundi-Beldiha-Nimanth to NH-133 (Dumka)                                                                  | Dumka                |     22132 | 51%   |
|   12 | Widening & Strengthening of road connecting Bhagwan Adityanath temple of Dewaltand with NH-33 (Sarikela-Kharsawan)                                        | Saraikela- Kharsawan |       210 | 0%    |
|   13 | Reconstruction of Bhajaniya of Mohamadganj to Haidernagar (Mohamadganj to Dangwar road) via Kolhua, Bardiha, Pansa, Adhori and Ranideva road (Daltonganj) | Daltonganj           |      6242 | 1%    |
|   14 | Widening & Reconstruction of Kuti More (Chainpur) to Hutal via Ramgarh lock head quarter (Daltonganj)                                                     | Daltonganj           |      8113 | 1%    |

****