Lok Sabha Question No. 567 (UNSTARRED), answered on 2025-02-06
Subject: Quality in Road Construction
Ministry: ROAD TRANSPORT AND HIGHWAYS
Asked by: Shri Arvind Dharmapuri

## GOVERNMENT OF INDIA MINISTRY OF ROAD TRANSPORT AND HIGHWAYS

## LOK SABHA UNSTARRED QUESTION NO. 567

ANSWERED ON 06 th  February, 2025

## QUALITY IN ROAD CONSTRUCTION

567.               Shri Arvind Dharmapuri:

## Will the Minister of ROAD TRANSPORT AND HIGHWAYS

सड़क परिवहन औि िाजमार्ग मंत्री

## be pleased to state:

- (a) whether the Government disqualifies, penalizes or bars construction  companies  or  contractors  under  any  circumstances, including for substandard work or delays in project completion, if so, the details thereof;
- (b) whether there are provisions or instances for disqualifying construction  companies  or  contractors  solely  based  on  the  filing  of FIRs against them or their companies, if so, the details thereof;
- (c)  the  details  on  the  number  of  such  construction  companies  or contractors  disqualified  in  the  past  three  years  and  actions  taken against them; and
- (d)  the  details  of  contracts  canceled  due  to  poor  performance,  noncompletion or timeline overrun?

## ANSWER

## THE MINISTER OF ROAD TRANSPORT AND HIGHWAYS

(SHRI NITIN JAIRAM GADKARI)

(a) to (d)  Various steps are taken by the Government to monitor and check  the  construction  quality  and  progress  of  work  of  National Highways  (NHs).  All  NHs  are  constructed  as  per  quality  standards specified by the Government  and Indian Roads Congress (IRC)

specifications. The sub- standard works found, if any, are got removed and  re-laid  as  per  specifications.  This  is  ensured  by  appointment  of consultants as Authority's Engineer/ Independent Engineer for day-today  supervision  for  implementation  of  quality  assurance/control  as specified in contract/ concession agreement.

Projects sometimes get delayed due to various reasons, namely delay  in  land  acquisition,  utility  shifting,  environment/forest/wildlife clearances,  ROB  &  RUB  issues  with  Railways,  public  agitation  for additional  facilities,  non-availability  of  soil/aggregates,  geographical constraints & soil conditions, poor performance of contractors, arbitration/contractual  disputes  with  contractors,  inadequate  cash flow by the contracting agency, etc.

Government holds regular review meetings at various levels with State  Governments,  executing  agencies  (such  as  National  Highways Authority  of  India,  National  Highways  &  Infrastructure  Development Corporation Limited, Border Roads Organisation, Public Works Departments/  Road  Construction  Departments/  Corporations  of  State Governments/ Union Territories, etc.) and concessionaires/contractors to  ensure taking up of corrective actions and completion of projects within stipulated time.

In case of any defaults such as for substandard work or delays in project completion, actions against Contractors/ Concessionaires are taken  as  per  the  provisions  of  the  Contract/  Concession  agreement, such  as  termination  of  contract  agreement,  levying  of  penalties/

liquidated damages, debarment/ blacklisting, declaring as nonperformers etc.

However, project-wise details of action taken against Contractors/ Concessionaires due to substandard works, poor performance of Contractors, non-completion or timeline overrun (wherever applicable) during the last three financial years and current year is annexed.

ANNEXURE  REFERRED  TO  IN  REPLY  TO  PARTS  (a)  to  (d)  OF UNSTARRED  QUESTION  NO.  567  ANSWERED  ON  06TH  FEBRUARY, 2025 ASKED BY SHRI ARVIND DHARMAPURI REGARDING QUALITY IN ROAD CONSTRUCTION

Project-wise  details  of  action  taken  against  Contractors/  Concessionaires due to substandard works, poor performance of Contractors, non-completion or timeline overrun (wherever applicable) during the last three financial years and current year:

| Name of the State   |   S. No. | Name of the project where contractors have been disqualified for substandard work/delay in completion                                                                                                                                                                             |   NH No. | Length (in Km)   |   Cost (Cr.) | Details of Issues on part of the Contractor   | Action taken by Executing Agency for substandard works/ delays by Contractor   |
|---------------------|----------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------|------------------|--------------|-----------------------------------------------|--------------------------------------------------------------------------------|
| Arunachal Pradesh   |        1 | Permanent solution to Slip Zones on Papu - Yupia - Hoj- Potin section of NH713A & NH-13 at Km 31.000 (Hoj Market), Km 38.300 (Yabi Village), Km 39.000 (Waterfall), Km 39.700 (Appa Crusher) and Km 40.300 (Crusher Point) in the state of Arunachal Pradesh for the year 2021-22 |       13 | -                |        46    | Collapse of RE wall                           | . Penalty imposed on Contractor.                                               |
| Chattisgarh         |        2 | Periodical renewal work in Km. 14.200 to 25.530 & Km. 31.540 to 55.700 Total length = 35.480 km. NH-30 Jagdalpur-Sukma-Konta Road.                                                                                                                                                |       30 | 35.48            |        16.05 | Due to slow progress by EPC Contractor.       | Contract Terminated and BG encashment process initiated.                       |
| Chattisgarh         |        3 | Construction Of 2-Lane ROB At L/C No.AB-27 (Belbahara ROB) On Manendragarh To Ambikapur Section Of NH-43 (Old NH-78) At NH Km 264.000 & Railway Chainage 937/14-15 Between Udalkachar-Boridand Stations In The State Of Chhattisgarh                                              |       43 | -                |        79.19 | ROB work not started by Contractor.           | Termination of Agreement initiated.                                            |

| Name of the State   |   S. No. | Name of the project where contractors have been disqualified for substandard work/delay in completion                                                                                                                 | NH No.           | Length (in Km)   | Cost (Cr.)   | Details of Issues on part of the Contractor                                     | Action taken by Executing Agency for substandard works/ delays by Contractor              |
|---------------------|----------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------------|------------------|--------------|---------------------------------------------------------------------------------|-------------------------------------------------------------------------------------------|
|                     |        4 | Imrpovement of Crust & Strengthening work of Raipur- Durg 4-lane section from km. 281.000 to 307.000 in the State of Chhattisgarh.                                                                                    | 53               | 20.40            | 53.04        | Work not started by Contractor.                                                 | Agreement Terminated on 09.11.2021 and Bank Guarantee encashed.                           |
|                     |        5 | Rehabilitation & Upgradation of 2- Lane with paved shoulder in Km 3.800 to 90.460 of Raigarh- Sarangarh-Saraipali section.                                                                                            | 153              | 81.00            | 496.02       | Slow progress by Contractor.                                                    | Agreement Terminated on 29.08.2022.                                                       |
| Madhya Pradesh      |        6 | Construction of Standalone Toll Plaza at Km 24/200 Sagar-Khurai- Bina section of NH 26A on EPC                                                                                                                        | 26A              | NA               | 8.36         | Delay in Starting of Work by Contractor                                         | Bank Guarantee of Performance Security forfeited. Contractor Blacklisted for 1 year.      |
| Karnataka           |        7 | Hospet-Bellary -Karnataka / AP Border from Km.280.080 to Km.375.450 of NH-67 in EPC mode                                                                                                                              | 63 (Ne w NH- 67) | 95.37            | 870          | Slow progress. Only 48.25% progress after 4 years of scheduled completion date. | Contract Agreement Terminated on 17.03.2023 and new Contractor for balance works engaged. |
| Odisha              |        8 | Construction of 6-lane Flyover at km.5.680 of Chandikhole - Jagatpur- Bhubaneswar Section from km.414.000 to km.419.000 and from km.0.000 to km.62.000 of NH-5 in the State of Odisha under NHDP Phase-V on EPC Mode. | 16               | 0.480 Km.        | 23.86 Cr.    | Poor mobilization of manpower and slow progress.                                | Contract terminated.                                                                      |

| Name of the State   |   S. No. | Name of the project where contractors have been disqualified for substandard work/delay in completion                                                                                                                   | NH No.      |   Length (in Km) | Cost (Cr.)   | Details of Issues on part of the Contractor       | Action taken by Executing Agency for substandard works/ delays by Contractor   |
|---------------------|----------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------|------------------|--------------|---------------------------------------------------|--------------------------------------------------------------------------------|
| Uttar Pradesh       |        9 | Four laning of Rampur- Kathgodam section of NH-87 from km. 0.000 to km. 43.446 (Package-I) in the State of Uttar Pradesh under NHDP Phase-III on Hybrid Annuity Mode:-                                                  | NH 09       |           43.446 | 738          | Delay in Completion of project & punch list items | Damages amounting to Rs. 27.60 Cr. imposed.                                    |
| Uttar Pradesh       |       10 | 4L of Haridwar-Nagina section from km. 0.00 to km. 71.614 of NH-74                                                                                                                                                      | NH 74       |           66.916 | 1659.1 2     | Negligence in structural work.                    | Penalty of Rs. 0.75 Cr. imposed.                                               |
|                     |       11 | Four Laning of Rampur- Kathgodam section of NH-87 from km 43.446 to km 93.226 (Package-II) in the State of Uttarakhand under NHDP Phase- III on Hybrid Annuity Mode:-                                                   | NH 09 & 109 |           49.78  | 561          | Delay in Completion of project                    | Damages of Rs. 2.24 Cr imposed.                                                |
| Uttarakhan d        |       12 | Four laning of Kashipur-Sitarganj section of NH-74 from km 175.000 to km 252.200 in the State of Uttarakhand and Uttar Pradesh under NHDP Phase-IV on DBFOT (Toll) Basis-                                               | NH 09 & 309 |           77.2   | 605.85       | Delay in Completion of project                    | Damages of Rs. 0.31Cr. imposed.                                                |
| Uttarakhan d        |       13 | Construction of Two Laning with Paved Shoulder of Khatima bypass of Sitarganj to Tanakpur including Khatima Bypass on NH- 125 from Km. 24+720 Km. 32+975 in the State of Uttarakhand under NHDP Phase- IV on EPC Mode:- | NH 09       |            8.255 | 36.78        | Delay in Completion of project                    | Damages of an amount of Rs. 3.67 Cr. imposed.                                  |

| Name of the State   |   S. No. | Name of the project where contractors have been disqualified for substandard work/delay in completion                                                                                                                                                                                                                                                   | NH No.   |   Length (in Km) |   Cost (Cr.) | Details of Issues on part of the Contractor                                 | Action taken by Executing Agency for substandard works/ delays by                                                                                                                                                                                                                                                                                                                                                                       |
|---------------------|----------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------|------------------|--------------|-----------------------------------------------------------------------------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| Haryana             |       14 | Flyover and Underpass at Hero Honda Chowk                                                                                                                                                                                                                                                                                                               | 48       |             1.4  |       138.07 | Spalling of concrete chunk from deck slab                                   | Contractor Due to insolvency of the Contractor, NHAI terminated the Contract and assigned the work of maintenance to another agency at risk and cost of the original contractor. In May, 2024, certain portion of deck slab had spalled. An expert committee was formed to look into the reasons for the aforesaid spalling of concrete. NHAI has initiated actions for appointing specialized agency for suggesting remedial measures. |
| Meghalaya           |       15 | Four Laning of Jorabat - Shillong (Barapani) Section of NH - 40 from Km 0.000 to Km 61.800 in the State of Assam and Meghalay a on DBFOT pattern under SARD P-NE on BOT (Annuity)                                                                                                                                                                       | 6        |            61.8  |       536    | Improper Maintenance by Concessioner                                        | Rs. 3.86 Cr deducted from Annuity Payment.                                                                                                                                                                                                                                                                                                                                                                                              |
| Meghalaya           |       16 | Improvement/Widening to 2-Lane with Paved Shoulder from (design Km 10.670 to Km 37.550) between Shillong-Dawki (Pkg-II) on NH-40 (New NH-206),                                                                                                                                                                                                          | 206      |            26.55 |       525.68 | Poor performance by the contractor.                                         | The Contract was terminated in the year 2023-24 and performance security encashed.                                                                                                                                                                                                                                                                                                                                                      |
| Telangana           |       17 | Construction of 6 Lane Access Controlled Greenfield Highway section of NH-150C from KN/TS border (Start from Raichur Gadwal road) (Design Ch. Km. 202.900) to Julekal village (Design Ch. Km. 242.200) (length 39.300) as part of Solapur - Kurnool -Chennai Economic Corridor on HAM under Bharatmala Pariyojana in the state of Telangana (Package-I) | 150 C    |            39.3  |       779.5  | Delay in achievement of project Milestones - I & III by the Concessionaire. | Damages imposed amounting to Rs.5,98,65,600/-.                                                                                                                                                                                                                                                                                                                                                                                          |

| Name of the State   |   S. No. | Name of the project where contractors have been disqualified for substandard work/delay in completion                                                                                                                                                                                              | NH No.                |   Length (in Km) | Cost (Cr.)   | Details of Issues on part of the Contractor                                                     | Action taken by Executing Agency for substandard works/ delays by Contractor   |
|---------------------|----------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------------------|------------------|--------------|-------------------------------------------------------------------------------------------------|--------------------------------------------------------------------------------|
| Rajasthan           |       18 | Darah-Jhalawar-Teendhar Section of NH-52                                                                                                                                                                                                                                                           | 52                    |           48.88  | 1123         | Inordinate delays in project completion                                                         | Damages imposed amounting to Rs. 11.88 Cr.                                     |
| Rajasthan           |       19 | Gulabpura-Uniyara Section of 148D                                                                                                                                                                                                                                                                  | 148 D                 |          203.977 | 597          | Inordinate delays in project completion                                                         | Damages imposed amounting to Rs. 5.97 Cr.                                      |
| Rajasthan           |       20 | Delhi Vadodara Expressway NE-4 Pkg.06                                                                                                                                                                                                                                                              | NE-4                  |           31.16  | 931          | Poor riding quality.                                                                            | Penalty of Rs. 50 Lakh imposed on each Contractor.                             |
| Rajasthan           |       21 | Delhi Vadodara Expressway NE-4 Pkg.07                                                                                                                                                                                                                                                              | NE-4                  |           31.26  | 946          | Poor riding quality.                                                                            | Penalty of Rs. 50 Lakh imposed on each Contractor.                             |
| Rajasthan           |       22 | Delhi Vadodara Expressway NE-4 Pkg.08                                                                                                                                                                                                                                                              | NE-4                  |           33.05  | 880.11       | Poor riding quality.                                                                            | Penalty of Rs. 50 Lakh imposed on each Contractor.                             |
| Rajasthan           |       23 | Delhi Vadodara Expressway NE-4 Pkg.09                                                                                                                                                                                                                                                              | NE-4                  |           45.64  | 1258.1 1     | Poor riding quality.                                                                            | Penalty of Rs. 50 Lakh imposed on each Contractor.                             |
| Rajasthan           |       24 | Construction of 6-lane access controlled Greenfield highway from km 53+000 to Km. 88+000 of Sangariya (near Chautala)- Rasisar (near Bikaner) section of NH-754K as a part of Amritsar- Jamnagar Economic Corridor in the State of Rajasthan under Bharatmala Pariyojana-Phase-I (AJ/SR-Package-3) | 754 A- New 754 K- Old |           35     | 504.89       | Failure of the Nose Structure while launching of 83 mtr. Single span truss bridge at Ch. 70+354 | Penalty of Rs. 1 Cr. imposed on Contractor.                                    |
| Rajasthan           |       25 | Rehabilation and upgradation to 4 Lane with paved shoulders configuration of Ras-Beawar Section (km 0.00 to Km 30.050) of NH-158 in the State of Rajasthan under Green National Highways Corridor Project (GNHCP) with the loan assitance of world Bank on EPC mode Pkg-1.                         | 158                   |           30.05  | 319.1        | Inordinate delay in project completion                                                          | Contract terminated on 11.07.2024.                                             |
| Rajasthan           |       26 | Construction of 2 lane ROB and its approaches in lieu of existing level crossing (LC No. C-61) at km 165/550 on NH-89 in the State of Rajasthan on EPC mode.                                                                                                                                       | 89                    |            1     | 25.74        | Inordinate delay in project completion                                                          | Contract terminated on 09.02.2023                                              |
| Rajasthan           |       27 | Work of construction of proposed 2-lane ROB and its approaches in lieu of existing Level Crossing no. C-64 at km 172.990 on Jodhpur Ajmer road NH-65 in District Nagaur in the State of Rajasthan.                                                                                                 | 65                    |            1.173 | 29.23        | Inordinate delay in project completion                                                          | Liquidity damages imposed                                                      |

| Name of the State   |   S. No. | Name of the project where contractors have been disqualified for substandard work/delay in completion                                                                                                             | NH No.                   |   Length (in Km) | Cost (Cr.)   | Details of Issues on part of the Contractor             | Action taken by Executing Agency for substandard works/ delays by Contractor   |
|---------------------|----------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------------------------|------------------|--------------|---------------------------------------------------------|--------------------------------------------------------------------------------|
| West Bengal         |       28 | Rehabilitation and up-gradation to 4-laning of NH-31D from Km 113.200 to Km 154.854 (Pkg-IIA), Falakata -Salsalabari Section in the State of West Bengal on EPC Basis                                             | New NH- 27 (Old NH- 31D) |           41.654 | 1030         | Slow progress.                                          | Contract terminated.                                                           |
|                     |       29 | Rehabitation and upgradation & NH-66 (Earstwhile NH-17) form Km. 241/300 to 281/300 (Arawali to Kante Section) to four lane with paved shoulder in the state of Maharashtra under NHDP-IV on Hybrid Annuity Mode. | 66                       |           39.24  | 1101.5 8     | Slow Progress/ Delay in achieving Targets by Contractor | Delay damages recovered from Contractor after Harmonious Substitution.         |
|                     |       30 | Rehabitation and upgradation & NH-66 (Earstwhile NH-17) form Km.281/300 to 332/200 (Kante to Waked Section) to four lane with paved shoulder in the state of Maharashtra under NHDP-IV on Hybrid Annuity Mode.    | 66                       |           49.15  | 1230.0 2     | Slow Progress/ Delay in achieving Targets by Contractor | Delay damages recovered from Contractor after Harmonious Substitution.         |
| Maharashtra         |       31 | Rehabitation and upgradation & NH-66 (Earstwhile NH-17) form Km. 241/300 to 281/300 (Arawali to Kante Section) to four lane with paved shoulder in the state of Maharashtra under NHDP-IV on Hybrid Annuity Mode. | 66                       |           39.24  | 1101.5 8     | Slow Progress/ Delay in achieving Targets by Contractor | Delay damages recovered from Contractor after Harmonious Substitution.         |
|                     |       32 | Rehabitation and upgradation & NH-66 (Earstwhile NH-17) form Km.281/300 to 332/200 (Kante to Waked Section) to four lane with paved shoulder in the state of Maharashtra under NHDP-IV on Hybrid Annuity Mode.    | 66                       |           49.15  | 1230.0 2     | Slow Progress/ Delay in achieving Targets by Contractor | Delay damages recovered from Contractor after Harmonious Substitution.         |

| Name of the State   |   S. No. | Name of the project where contractors have been disqualified for substandard work/delay in completion                                                                                                                                                                                                                                    |   NH No. |   Length (in Km) | Cost (Cr.)   | Details of Issues on part of the Contractor                                                                                                      | Action taken by Executing Agency for substandard works/ delays by Contractor                      |
|---------------------|----------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------|------------------|--------------|--------------------------------------------------------------------------------------------------------------------------------------------------|---------------------------------------------------------------------------------------------------|
|                     |       33 | Rehabitation and upgradation & NH-66 (Earstwhile NH-17) form Km. 241/300 to 281/300 (Arawali to Kante Section) to four lane with paved shoulder in the state of Maharashtra under NHDP-IV on Hybrid Annuity Mode.                                                                                                                        |       66 |            39.24 | 1101.5 8     | Very slow progress of work by contractor.                                                                                                        | Process of levying Liquidated Damages and Encashment of BG for Performance Guarantee initiated. . |
|                     |       34 | Up-gradation to Four Lane with Paved Shoulder configuration of the highway starting from existing km 88.400 (Savali Vihir) to km 163.400 (Start of Ahilyanagar Bypass) section of NH-160 in the State of Maharashtra under Bharatmala Pariyojana on EPC Mode. EPC Contractor:- M/s Rudranee Infrastructure and Manish Construction (JV). |      160 |            75    | 418.2        | Various default such as slow progress of work, non- maintenance of existing project stretch, non- achievement of required physical progress etc. | Contract Agreement Terminated and Bank guarantee encashed.                                        |
| Maharashtra         |       35 | Up-gradation to Four Lane with Paved Shoulder configuration of the highway starting from existing km 88.400 (Savali Vihir) to km 163.400 (Start of Ahilyanagar Bypass) section of NH-160 in the State of Maharashtra under Bharatmala Pariyojana on EPC Mode. Contractor M/s SDP                                                         |      160 |            75    | 313.21       | Delays in Construction of Project due to NGT matter                                                                                              | Matter in CCIE for Termination of Contract / Foreclosure on Mutual consent.                       |
|                     |       36 | Four laning of Panvel - Indapur Section of NH-17 From km 0.000 to km 84.000 in the State of Maharashtra under NHDP Phase III on BOT basis                                                                                                                                                                                                |       66 |            84.6  | 943          | Delay by the Contractor,                                                                                                                         | Contract was terminated on 17.11.2021.                                                            |
|                     |       37 | 4-laning of Ausa-Chakur section of NH-361                                                                                                                                                                                                                                                                                                |      361 |            58.51 | 848.63       | Slow Progress.                                                                                                                                   | Delay damages amounting to Rs. 8.49 Cr. recovered from Contractor after Harmonious Substitution   |

| Name of the State   |   S. No. | Name of the project where contractors have been disqualified for substandard work/delay in completion            | NH No.                    |   Length (in Km) | Cost (Cr.)   | Details of Issues on part of the Contractor   | Action taken by Executing Agency for substandard works/ delays by Contractor                                                               |
|---------------------|----------|------------------------------------------------------------------------------------------------------------------|---------------------------|------------------|--------------|-----------------------------------------------|--------------------------------------------------------------------------------------------------------------------------------------------|
|                     |       38 | 4-laning of Chakur Loha section of NH-362                                                                        | 361                       |           73.345 | 1000.1 0     | Slow Progress.                                | Delay damages amounting to Rs. 10 Cr. recovered from Contractor after Harmonious Substitution                                              |
|                     |       39 | 4-laning of Loha Waranga section of NH-363                                                                       | 361                       |           56.569 | 1073.1 0     | Slow Progress.                                | Delay damages amounting to Rs. 10.73 Cr. recovered from Contractor after Harmonious Substitution                                           |
|                     |       40 | 4-laning of Waranga Mahagaon section of NH-364                                                                   | 361                       |           66.88  | 1071.0 0     | Slow Progress.                                | Delay damages amounting to Rs. 2.33 Cr. recovered from Contractor after Harmonious Substitution                                            |
| Uttar Pradesh       |       41 | Varanasi Ring Road (Pkg-II) connecting Sandaha Village (km 11.70 / NH-29) with Revasa Village (km 818.80 / NH-2) | Ring Roa d Ph- II, Pkg- 2 |           27.27  | 949          | Delay in Completion of the Project            | Penalty of Rs.94.9 Cr. imposed.                                                                                                            |
| Uttar Pradesh       |       42 | Varanasi (km 12.010) to Birnon (Km 84.160) {Varanasi - Gorakhpur} Pkg-II.                                        | NH- 31                    |           72.15  | 868.5        | Delay in Completion of the Project            | Penalty of Rs.46.47 Cr. has been imposed.                                                                                                  |
| Uttar Pradesh       |       43 | Four Laning of Sultanpur to Varanasi NH-56 (PKG-I) [from Sultanpur (Km 134.700) to Jaunpur (Km 209.230)          | NH- 731                   |           74.53  | 986          | Delay in Completion of the Project            | The Contractor declared as Non- Performer and prohibited to participate in MoRTH bids, till the notified defects are satisfactorily cured. |
| Uttar Pradesh       |       44 | Four Laning of Sultanpur to Varanasi (NH-56 PKG-II) [from Jaunpur (Km 209.230) to Varanasi (Km 272.590)]         | NH- 31                    |           63.36  | 806          | Delay in Completion of the Project            | The Contractor declared as Non- Performer and prohibited to participate in MoRTH bids, till the notified defects are satisfactorily cured. |

| Name of the State   |   S. No. | Name of the project where contractors have been disqualified for substandard work/delay in completion                                                                                                                                                                              | NH No.               |   Length (in Km) | Cost (Cr.)            | Details of Issues on part of the Contractor                                                  | Action taken by Executing Agency for substandard works/ delays by Contractor          |
|---------------------|----------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------------|------------------|-----------------------|----------------------------------------------------------------------------------------------|---------------------------------------------------------------------------------------|
|                     |       45 | 4-laning of Varanasi Gorakhpur section of NH-29 from Km 88.000 (Design Chainage 84.160) to Km 148.000 (Design Chainage 149.540) [Package-III from Village Birnon to Amila] in the state of Uttar Pradesh under NHDP Phase-IV on EPC Basis-                                         | NH- 29               |           65.18  | 840                   | Slow Progress/ Delay in Completion.                                                          | Liquidated Damages imposed For Delay                                                  |
|                     |       46 | 4-laning of Varanasi Gorakhpur section of NH-29 from Km 148.000 (Design Chainage 149.540) to Km 208.300 (Design Chainage 215.160) [Package-IV from Village Birnon to Amila] in the state of Uttar Pradesh under NHDP Phase-IV on EPC Basis -                                       | NH- 29               |           65.62  | 1030                  | Slow Progress/ Delay in Completion.                                                          | Liquidated Damages imposed For Delay                                                  |
|                     |       47 | Improvement of Lucknow- Ayodhya Section of NH-28 (New NH-27) from existing km 8+000 to km 68+900 in the State of Uttar Pradesh on EPC Mode (Pkg-1)                                                                                                                                 | NH- 28 (Ne w NH- 27) |           60.9   | 161                   | Substandard work of BC/DBM                                                                   | Payment of sub- standard works withheld until rectification of defects by Contractor. |
|                     |       48 | Strengthening and Improvement of Lucknow Ayodhya section of NH-28 (New NH-27) from Km.68+900 to Km.121+600 on EPC Mode in the State of Uttar Pradesh (Pkg-2)                                                                                                                       | NH- 28 (Ne w NH- 27) |           50.7   | 136                   | Substandard work of BC/DBM                                                                   | Payment of sub- standard works withheld until rectification of defects by Contractor. |
|                     |       49 | Construction of NH-24 4-lane bypass starting from Sitapur Road Km.479.500 of NH-24 and terminating at Kursi Road Km.17.600 of MDR-77C (bypass chainage from Km.64.900/ 64.38 to Km.79.516/79.000 total length 14.618 km) in the State of UP under NHDP Phase VII on EPC Mode. (3A) | Ring Roa d           |           14.618 | 292.07                | Delay in execution                                                                           | Liquidated Damages imposed For Delay                                                  |
| Kerala              |       50 | Construction of pending works in Chalakkudy Underpass at Km. 295+942 and Overlay using BC in the pending locations in existing 4/6 lane of Thrissur to Edappally section of NH544 on DBFOT basis at Risk and Cost                                                                  | 544                  |           64.94  | 58.04 Cr(Aw ard cost) | Delay from 31.08.2023 to 26.09.2023 in cpompletion of projects attributed to the Contractor. | Liquidated Damages of Rs.4,86,000/- imposed on the contractor .                       |

| Name of the State   |   S. No. | Name of the project where contractors have been disqualified for substandard work/delay in completion                                                                                                                           | NH No.    |   Length (in Km) | Cost (Cr.)   | Details of Issues on part of the Contractor                                                                                          | Action taken by Executing Agency for substandard works/ delays by Contractor                                                                       |
|---------------------|----------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------|------------------|--------------|--------------------------------------------------------------------------------------------------------------------------------------|----------------------------------------------------------------------------------------------------------------------------------------------------|
|                     |       51 | Six laning of Vadakkancherry to Thrissur section of NH 544                                                                                                                                                                      | 544       |           28.355 | 617 Cr       | Delay in completion of the project                                                                                                   | Penalty of Rs. 1.91 Cr.imposed on the concessionaire.                                                                                              |
|                     |       52 | Six laning from Kappirikkad to Thalikulam section of NH - 66 (old NH 17) from Design Ch.335.850 (Ex.km 349.260) to Design Ch. 369.015 (Ex.km 382.300) in the state of Kerala on Hybrid Annuity Mode under Bharatmala Pariyojana | 66        |           33.165 | 4,225. 59Cr  | Delay attributable to Concessionaire                                                                                                 | Penalty imposed                                                                                                                                    |
|                     |       53 | Six laning from Thalikulam to Kodungallur section of NH 66 (old NH 17) from Design Ch. 369.015 (Ex. km 382.300) to Design Chainage 397.750 (Ex.km411.850) in Kerala HAM under Bharatmala Pariyojana                             | 66        |           28.84  | 4,302. 06Cr  | Delay attributable to Concessionaire                                                                                                 | Penalty imposed                                                                                                                                    |
|                     |       54 | Six Laning of Kadambattukonam to Kazhakuttom of NH-66 (Old NH-47) on EPC Mode.                                                                                                                                                  | 66        |           29.83  | 795Cr.       | Short fall in desired progress as per Contract Agreement.                                                                            | Intention to Terminate Notice issued to the EPC contractor on 15.01.2025.                                                                          |
| Tamil Nadu          |       55 | Six laning of Anandapuram- Pendurthi-Anakapalli section of NH-16 from Km.681.000 (Existing Km.681.000) to Km.731.780 (Existing Km.742.400) (Desing length = 50.78 km) in the State of Andhra Pradesh under BM on HAM            | 16        |           50.78  | 2527         | Collapse of 2 girders (G1&G2) on A1-A2 abutment of flyover due to usage of multiple wooden blocks and improper supports for girders. | (i) The Concessionaire firm debarred for a period 3 months in participating NHAI bids. (ii) Penalty of Rs.3 Crores imposed on concessionaire firm. |
| Tamil Nadu          |       56 | Four laning of TamilNadu/AP Border to Nalagampalli village from Km 134.890 to Km 172.000 section of NH-4 under EPC mode in state of Andhra Pradesh                                                                              | 40 & 69   |           37.11  | 306          | Due to poor performance and inadequate mobilization of required resources.                                                           | EPC Contract terminated on 11.08.2022 and new contractor engaged for execution of balance works.                                                   |
| Tamil Nadu          |       57 | 4-Laning of Mamallapuram to Mugaiyur section from Km 0.000 to Km 31.000                                                                                                                                                         | NH- 332 A |           31     | 1360.5 3     | Delay in achieving Milestone - 02 (35% by 31.08.2024.)                                                                               | Cure Period Notice issued to the Contractor                                                                                                        |

| Name of the State   |   S. No. | Name of the project where contractors have been disqualified for substandard work/delay in completion                                                                                                                                                                               | NH No.   |   Length (in Km) | Cost (Cr.)   | Details of Issues on part of the Contractor                    | Action taken by Executing Agency for substandard works/ delays by Contractor                                       |
|---------------------|----------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------|------------------|--------------|----------------------------------------------------------------|--------------------------------------------------------------------------------------------------------------------|
|                     |       58 | 4-lane Bangalore to Chennai Expressway (Arakkonam to Kancheepuram) from Km 204.500 to Km 230. 000 (Phase III) Package-III                                                                                                                                                           | NE-7     |           25.5   | 1525.1 0     | Inordinate delays in project completion.                       | Damages for Rs. 3.17 Lakh per day levied on concessionaire.                                                        |
|                     |       59 | 6-Laning of Karaipettai - Walajahpet section from Km 71.015 to 107.091                                                                                                                                                                                                              | NH- 48   |           36.076 | 766.51       | Failure to achieve completion targets by Contractor            | As part of a Settlement Agreement, Rs.53.3 Crore withheld to cover the damages against failure to achieve targets. |
|                     |       60 | Strengthening work from km. 13.00 to km. 24.00 and construction of damaged retaining wall from km. 18.00 to km. 44.00 with improvement of sinking portion in km 26.00 and protection of sliding zone at km. 38.00 on NH-123 (New NH-507) in the State of Uttarakhand under EPC mode | 507      |           11.88  | 8.60         | Delay of 107 days in completion of work                        | Liquidated damage amounting imposed on 07.10.2022                                                                  |
| Uttarkhand          |       61 | Strengthening Strengthening work from Km 10.000 to 25.000 and Km 48.000 to 77.100 of NH- 309 B Under Annual Plan 2020- 2021 on EPC mode in the State of Uttarakhand                                                                                                                 | 309 B    |           44.1   | 24.55        | Poor progress by the Contractor, Lapse in achieving milestones | Contract terminated on 20.06.2023                                                                                  |
|                     |       62 | Strengthening work from km 121.700 to km 129.450 Champawat Aabadi portion), Km. 136.320 to km. 142.00 (Lohaghat Aabadi Portion), km. 197.150 to km. 202.00 (Pithoragarh Aabadi portion) on NH-125 (New NH-09) in the State of Uttarakhand under EPC mode                            | 09       |            9.8   | 36.29        | Delay of 52 days in completion of the work.                    | Liquidated damage imposed on 15.12.2023.                                                                           |

| Name of the State   |   S. No. | Name of the project where contractors have been disqualified for substandard work/delay in completion                                                                                                                                      | NH No.   |   Length (in Km) |   Cost (Cr.) | Details of Issues on part of the Contractor   | Action taken by Executing Agency for substandard works/ delays by Contractor   |
|---------------------|----------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------|------------------|--------------|-----------------------------------------------|--------------------------------------------------------------------------------|
|                     |       63 | Additional work for construction of Landslide Protection Gallery, Slope Protection works including Cattle Fence, Restoration of Irrigation Channel and River Protection work at Barethi, from Km. 100.300 to Km. 101.000) of NH-34         | NH- 34   |             0.76 |        28.34 | Delay in completion of the project.           | LD recovered from EPC contractor.                                              |
|                     |       64 | Rehabilitation and up-gradation of road from km 19.300 to km 31.300 (Total length: 12.000km) of Agartala-Khowai section on NH-108B to 2- lane with paved shoulder on EPC basis (Package- II)                                               | 108 B    |            12    |        67    | Slow progress.                                | Project terminated on 18.07.2023 and liquidated imposed.                       |
| Tripura             |       65 | Rehabilitation and up-gradation of road from Km 0.000 to Km 18.600 (Total Length: 18.600 Km) of Kumarghat -Kailashahar Section on NH 208 to two lane with paved shoulder in the state of Tripura on EPC basis                              | 208      |            18.6  |       127.68 | Slow progress                                 | Liquidity damages imposed.                                                     |
|                     |       66 | Improvement and widening to two lane with paved Shoulder of road from Km 21.100 to Km 29.200 (Total length 8.100 Km) i.e. Kailashahar-Fultali Section of NH- 208 (Package-I) in the state of Tripura on EPC mode.                          | 208      |             8.1  |        62.25 | Slow progress                                 | Liquidity damages imposed.                                                     |
|                     |       67 | Improvement and widening to two lane with paved shoulder of road from Km 63.700 to Km 75.700 (Total length: 12.000 km) i.e. Bamanchara-Srirampur section of NH-208 in the state of Tripura on EPC basis. (Kailashahar-Khowai) (Package-IV) | 208      |            12    |        84.48 | Slow progress                                 | Liquidity damages imposed.                                                     |
| Tripura             |       68 | Rehabilitation and up-gradation of road from design Km 0.00 to Km 11.800 (Total Length: 11.800 Km) of Kailashahar-Kurti Bridge Section on NH 208A to two lane paved shoulder in the state of Tripura on EPC basis (Package-l)              | 208 A    |            11.8  |        84.9  | Slow progress                                 | Liquidity damages imposed.                                                     |

| Name of the State   |   S. No. | Name of the project where contractors have been disqualified for substandard work/delay in completion                                                                                                                                                                      | NH No.   |   Length (in Km) |   Cost (Cr.) | Details of Issues on part of the Contractor   | Action taken by Executing Agency for substandard works/ delays by Contractor                             |
|---------------------|----------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------|------------------|--------------|-----------------------------------------------|----------------------------------------------------------------------------------------------------------|
|                     |       69 | Kailashahar-Kurti Bridge section (Pkg-II)                                                                                                                                                                                                                                  | 208 A    |           13.45  |       208.74 | Slow progress                                 | Liquidity damages imposed.                                                                               |
|                     |       70 | Kailashahar-Kurti Bridge section (Pkg-III)                                                                                                                                                                                                                                 | 208 A    |           11.21  |       174.43 | Slow progress                                 | EPC Contractor terminated on 21.07.2023 and New EPC Contractor appointed on 01.09.2024 for balance work. |
|                     |       71 | Kanchanpur-Vaghmun section (Pkg-III)                                                                                                                                                                                                                                       | 44A      |           20.248 |       345.36 | Slow progress                                 | Liquidity damages imposed.                                                                               |
|                     |       72 | Vaghmun-Simlung section (Pkg- IV)                                                                                                                                                                                                                                          | 44A      |           18.28  |       354.79 | Slow progress                                 | Liquidity damages imposed. Termination of contract initiated.                                            |
|                     |       73 | improvement / Widening to two laning with paved shoulder of Agartala-Udaipur Section from Km. 6.800 to Km. 55.000 of NH- 44 in the State of Tripura under SARDP-NE Phase 'A' on EPC Basis                                                                                  | 8        |           48.2   |       649    | Delay in completion.                          | Liquidity damage imposed.                                                                                |
|                     |       74 | Construction of RCC Bridge over river Gomati at Km. 49.800 and over River Muhuri at Km. 93.775 including approach road to the bridge on Agartala to Sabroom Road section of NH-08 (Old NH- 44) in the State of Tripura on EPC basis                                        | 8        |            1.877 |        86.54 | Delay in achieving project milestones.        | Liquidity damages imposed.                                                                               |
|                     |       75 | Improvement and Widening to two lanes with earthen/paved shoulder from Km 23 to Km 34.500 (11.5 Km) and overlay from Km 20.30 to Km 22.00 (1.7 Km) (Total Length = 13.2 Km) on Udaipur to Srimantapur section of newly declared NH-08 in the state of Tripura on EPC basis | 8        |           13.2   |       195.95 | Delay in achieving project milestones         | Liquidity damages imposed.                                                                               |

| Name of the State   |   S. No. | Name of the project where contractors have been disqualified for substandard work/delay in completion                                                                                                                | NH No.   |   Length (in Km) |   Cost (Cr.) | Details of Issues on part of the Contractor    | Action taken by Executing Agency for substandard works/ delays by Contractor                                                    |
|---------------------|----------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------|------------------|--------------|------------------------------------------------|---------------------------------------------------------------------------------------------------------------------------------|
|                     |       76 | Improvement and widening to two lanes with paved shoulders of Jolaibari-Belonia (From km 0.000 to Km 21.412) section of NH-108A in the State of Tripura on EPC mode                                                  | 108 A    |           21.412 |       287.47 | Delay in achieving project milestones          | Liquidity damages imposed.                                                                                                      |
|                     |       77 | 4-laning of NH-37A from Km 0.00 (Kaliabor Tiniali Road junction) to Km 17.300 (Dolabari road junction) including construction of New Brahmaputra Bridge on EPC basis in the State of Assam under Phase A of SARDP-NE | NH- 715  |           17.3   |       811.28 | Delay in completion.                           | Declared as Non Performer on 13.05.2022. Subsequently, Non performer status withdrawn on 23.01.2024 upon completion of project. |
| Assam               |       78 | Four Laning Jamugurihat to End of Biswanath Chariali By-pass From Km 182.000 to Km 208.000 of NH-52 in the State of Assam EPC basis                                                                                  | NH- 15   |           26     |       520.01 | Delay in completion.                           | Declared as Non Performer on 04.05.2022.                                                                                        |
|                     |       79 | Four laning of NH- 37 from End of Moran Bypass (km 562.525) to Bogibeel Junction near Lepekheta (Km 581.700) in the state of Assam under SARDP-NE, Phase 'A' on EPC mode                                             | NH- 2    |           19.18  |       330.3  | Delay in completion.                           | Declared as Non Performer on 13.05.2022. Subsequently, Contract Terminated on 11.09.2023                                        |
|                     |       80 | Four laning of Demow (534.800) to End of Moran bypass (Km 561.700) of NH-37 the state of Assam under SARDP-NE on Engineering, Procurement and Construction Mode                                                      | NH- 2    |           26.9   |       385.57 | Delay in completion                            | Declared as Non Performer on 27.04.2022. Subsequently, Contract Terminated on 30.05.2022.                                       |
| UT of A&N           |       81 | Construction of Major Bridge over Middle Strait Creek between Km. 106.590 to Km. 107.762 of NH- 223 (New NH-4) connecting South Andaman and Baratang Islands in UT of A&N.                                           | NH- 04   |            1.963 |       170.4  | Poor performance of Contractor                 | Contract Terminated and BG encashed.                                                                                            |
|                     |       82 | Rehabilitation and up-gradation of section from Km 242.000 to 298.000 of NH-223 (New NH-4). (Package-II)                                                                                                             | NH- 04   |           55.465 |       190.69 | Inordinate Delay in completion of the Project. | Liquidated Damages of 10% of Contract Price imposed.                                                                            |

| Name of the State   |   S. No. | Name of the project where contractors have been disqualified for substandard work/delay in completion                                                                                                                                                                                                                                                                           | NH No.    |   Length (in Km) |   Cost (Cr.) | Details of Issues on part of the Contractor                    | Action taken by Executing Agency for substandard works/ delays by Contractor     |
|---------------------|----------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------|------------------|--------------|----------------------------------------------------------------|----------------------------------------------------------------------------------|
|                     |       83 | Rehabilitation and up-gradation of sect. from Km 107.760- 129.445,(Middle strait to Humphrey),Km 130.600 -138 (After Humphrey-Kadamtala) & Km155.00 -181.0 (End of Jarwa- Rangat) (Package-III)                                                                                                                                                                                 | NH- 04    |           54.71  |       248.27 | Inordinate Delay in completion of the Project.                 | Project Foreclosed.                                                              |
|                     |       84 | Rehabilitation and up-gradation of section from Km 206.00 to Km 239.425 (Nimbutala to Austin Creek) of NH-223 (New NH-4) (Package-IV).                                                                                                                                                                                                                                          | NH- 04    |           33.405 |       148.6  | Inordinate Delay in completion of the Project.                 | Liquidated Damages of 10% of Contract Price imposed.                             |
|                     |       85 | Rehabilitation of section from Km 298.00 to Km 330.662 (Karala to Kalipur) of NH-04 to Intermediate lane with hard shoulder (Package- VIII)                                                                                                                                                                                                                                     | NH- 04    |           32.662 |        74.61 | Inordinate Delay in completion of the Project.                 | Liquidated Damages of 10% of Contract Price imposed.                             |
| Sikkim              |       86 | Singtam-Tarku                                                                                                                                                                                                                                                                                                                                                                   | 510       |           16     |       375.8  | Fraudulent Practice                                            | Terminated                                                                       |
| Sikkim              |       87 | Ranipool-Pakyong                                                                                                                                                                                                                                                                                                                                                                | 717 A     |           16.167 |       275.26 | Poor Performance and inordinate delay                          | Terminated                                                                       |
| Sikkim              |       88 | Ranipool-Pakyong (Balance work)                                                                                                                                                                                                                                                                                                                                                 | 717 A     |           14.167 |       275.26 | Poor Performance and inordinate delay                          | Terminated                                                                       |
| Sikkim              |       89 | Special Protection and Rehabilitation of NH-10                                                                                                                                                                                                                                                                                                                                  | 10        |            1.25  |       133.39 | Poor Performance and inordinate delay                          | Terminated                                                                       |
| Sikkim              |       90 | PKG-IIC                                                                                                                                                                                                                                                                                                                                                                         | NH- 717 B |           14.4   |       478.79 | Poor Performance                                               | Declared as Non- performer                                                       |
| Sikkim              |       91 | PKG-IIIA                                                                                                                                                                                                                                                                                                                                                                        | NH- 717 B |           30     |       532.52 | Poor Performance                                               | Declared as Non- performer                                                       |
| Manipur             |       92 | Widening to 2 (Two) Lane with Paved shoulder of Imphal to Jiribam section of NH-37 from Design Chainage 15.940 km to 33.120 Km (Total length=17.180 Km) (PKG-II) in the State of Manipur on Engineering, Procurement & Construction (EPC) mode-awarded to M/s CMM Infra projects Ltd.F. No. 1, 2/2, Khan Building, Old Palasia,Indore - 452001 (MP), (Terminated on 30.01.2025) | 37        |           17.18  |       120.74 | Continuous failure to meet project milestones and obligations. | Contract Terminated. Contractor also debarred for 2 years from MORT&H contracts. |

| Name of the State   |   S. No. | Name of the project where contractors have been disqualified for substandard work/delay in completion                                                                                                                                                                              | NH No.   |   Length (in Km) |   Cost (Cr.) | Details of Issues on part of the Contractor             | Action taken by Executing Agency for substandard works/ delays by Contractor   |
|---------------------|----------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------|------------------|--------------|---------------------------------------------------------|--------------------------------------------------------------------------------|
| Nagaland            |       93 | 4-laning of Dimapur-Kohima road from design Km 152.490 to Km 166.700 (Existing Km 156.000 to Km 172.900)in the state of Nagaland under SARDP-NE through an EPC Contract (PACKAGE-III) - M/s Gayatri projects Ltd.                                                                  | 29       |           14.21  |       384    | Inordinate delay in projects completion                 | Contract Terminated on 01.06.2021                                              |
| Nagaland            |       94 | Construction of two-Lane with hard Shoulders of Merangkong- Tamlu-Mon Road on EPC basis from Design Km 20.000 To Km 40.000 Design Length-20.00 Km (PKG-II) in the state Nagaland under SARDP-NE' PHASE-A                                                                           | -        |           20     |       161.99 | Slow progress of work and Non- achievement of Milestone | Contract Terminated on 07.03.2023                                              |
| Nagaland            |       95 | Construction of Two Lane with hard Shoulder Merangkong- Tamlu-Mon Road on EPC basis from Design Km 63.800 to Km 86.835 (Existing Km 76.640 to Km 98.065) in the state of Nagaland under SARDP-NE (Pkg.-IV)                                                                         | -        |           23.035 |       103.78 | Slow progress of work, Non- achievement of Milestone    | Contract Terminated on 14.03.2023.                                             |
| Nagaland            |       96 | Construction of Two Lane with hard Shoulder Merangkong- Tamlu-Mon (Wakching Town Portion) Road on EPC basis from Design Km 59.00 to Km 72.450 in the state of Nagaland under SARDP-NE (Pkg.-V)                                                                                     | -        |           13.45  |        79    | Slow progress of work, Non- achievement of Milestone    | Contract Terminated on 07.03.2023                                              |
| Nagaland            |       97 | Construction of 2 lane with hard shoulder of Kohima - Jessami road on NH- 29 from existing Km 98.38 (Near Chizami Village) to existing Km 120.367 (Nagaland/Manipur Border) (Design Km 97.70 to Km 117.20) Design Length 21.50 Km under Bharatmala Pariyojana on EPC mode (PKG-V)- | 29       |           21.5   |       214.37 | Slow progress of work and Non- achievement of Milestone | Contract was Terminated on 15.03.2023                                          |
| Nagaland            |       98 | Construction of 2-laning with Hard shoulder of Peren-Dimapur section of NH-129A from Design Km 126.775 to Km 146.208 (Length - 19.433 Km) in the State of Nagaland on EPC mode (Package-II) under NH (O)-TSP                                                                       | 129- A   |           19.433 |       190.37 | Slow Progress                                           | Contract was Terminated on 07.03.2023                                          |

| Name of the State   |   S. No. | Name of the project where contractors have been disqualified for substandard work/delay in completion                                                                                                                                                                                                                                  | NH No.          |   Length (in Km) |   Cost (Cr.) | Details of Issues on part of the Contractor   | Action taken by Executing Agency for substandard works/ delays by Contractor                                                                                           |
|---------------------|----------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------------|------------------|--------------|-----------------------------------------------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|                     |       99 | Construction of Two-Lane with hard shoulder Kohima-Jessami Road on NH-29 (Old NH-150) from existing Km 30.474 (Near Kidwema road Chakahabama) to existing Km 53.220 (Near Kikruma village) [Design km 29.6 to Design km 51.5] [Design length - 21.90 Km] in the state of Nagaland under Bharatmala Pariyojna on EPC Mode (Package -II) | 29              |           21.9   |       202    | Slow Progress                                 | Contract was Terminated on 17.04.2023                                                                                                                                  |
|                     |      100 | Construction of Two-Lane with hard shoulders of Changtongya- Longleng on EPC basis from existing Km 16.530 to Km 29.530 (Design Km.18+779 to Km. 33.428) in the State of Nagaland (Pkg.-II) under NH(O) Plan                                                                                                                           | 702 (Ne w)      |           14.649 |       128    | Slow progress                                 | Contract Terminated on 17.04.2023.                                                                                                                                     |
|                     |      101 | Balance work of 4-laning of Dimapur-Kohima road from design Km 152.490 to Km 166.700 (Existing Km 156.000 to Km 172.900)in the state of Nagaland under SARDP-NE through an EPC Contract (PACKAGE-III) -M/s Oasis Projects Ltd.                                                                                                         | 29              |           14.21  |       111.19 | Inordinate delay in project completion        | Contract Terminated on 09.12.2023.                                                                                                                                     |
|                     |      102 | Construction of two lane with paved shoulder of Kohima-Bypass Road connecting NH-39 (New NH-02), NH-150(New NH-02), NH-61(New NH-29) and NH-39 (New NH-02) from Design Km 32.000 to design Km 43.454 [Design Length - 11.454 Km] in the state of Nagaland Under SARDP-NE on EPC Mode - (Package IV)                                    | Kohi ma Bypa ss |           11.454 |       202.36 | Inordinate delay in project completion        | 1. LD imposed on EPC Contractor 2.Contractor declared Non-Performer on 07.03.2023 for 6 months 3. Notice for intention to Terminate the Contract served to Contractor. |
|                     |      103 | Upgradation of existing road to 2- Lane with Paved Shoulder from Kohima to Mao from Km 185.540 to Km 211.709 (Design length - 26.249) of NH -39 (New NH - 02) under Bharatmala NH (O) -TSP in the state of Nagaland in EPC mode.                                                                                                       | NH- 02          |           26.794 |       315.63 | Inordinate delay in project completion        | 1. LD imposed on EPC Contractor 2.Contract Terminated.                                                                                                                 |