Lok Sabha Question No. 2991 (UNSTARRED), answered on 2025-12-18
Subject: Expansion of Bharatmala Pariyojana in Maharashtra
Ministry: ROAD TRANSPORT AND HIGHWAYS
Asked by: Shri Omprakash Bhupalsinh Alias Pavan Rajenimbalkar, Shri Sanjay Haribhau Jadhav

## GOVERNMENT OF INDIA MINISTRY OF ROAD TRANSPORT AND HIGHWAYS

## LOK SABHA UNSTARRED QUESTION NO. 2991 ANSWERED ON 18 TH  DECEMBER, 2025

## EXPANSION OF BHARATMALA PARIYOJANA IN MAHARASHTRA

2991. SHRI SANJAY HARIBHAU JADHAV: SHRI OMPRAKASH BHUPALSINH ALIAS PAVAN RAJENIMBALKAR:

Will the Minister of ROAD TRANSPORT AND HIGHWAYS

सड़क परिवहन औि िाजमार्ग मंत्री

be pleased to state:

- (a) the plan of the Government for expansion of the Bharatmala Pariyojana in the country especially in Maharashtra; (b) the details of National Highways constructed/included under Bharatmala Pariyojana in Maharashtra during the last five years, district-wise; (c) the total length of National Highways constructed in Maharashtra under the  Bharatmala  Pariyojana  during  the  last  two  years  especially  in  Parbhani Parliamentary Constituency; (d) the number of projects delayed due to land acquisition or environmental clearances in Maharashtra; (e)      whether  the  Government  proposes  to  construct  a  new  Expressway Corridor keeping in view of the increasing traffic pressure on the Mumbai-Pune route, if so, the details thereof; and (f)      whether Intelligent Transport Systems (ITS) is being used to strengthen highway  safety  infrastructure  of  the  country  and  if  so,  the  details  of  steps
- taken in this regard and the basis thereof?

## ANSWER

## THE MINISTER OF ROAD TRANSPORT AND HIGHWAYS (SHRI NITIN JAIRAM GADKARI)

(a) & (e) Government  keeps  on  receiving/  undertaking/  preparing  Detailed Project Report (DPR)/proposal for widening/development of NHs in the country. Decision  for  project  implementation  and  investment  is  taken  based  on  the outcome of DPR, requirement of connectivity, traffic density, synergy with PM Gati Shakti National Master Plan etc.

- (b) The details of various project under Bharatmala Pariyojana in the State of Maharashtra executed through NHAI is annexed.
- (c) 564 km length is constructed by NHAI in Maharashtra under Bharatmala Pariyojana during the last two years.
- (d) In  the  State  of  Maharashtra,  66  projects  including  15  projects  under Bharatmala Pariyojana are delayed beyond their original completion schedule as per contract.
- (f) Yes  Sir.  The  key  objective  of  implementing  Intelligent  Transportation System  (ITS)  or  Advanced  Traffic  Management  Systems  (ATMS)  on  National Highways and Expressways is to enhance road safety, reduce traffic violations, and improve incident response time through AI-based surveillance and automated enforcement mechanisms.

National  Highways Authority  of India (NHAI) has issued Policy Circular No. 11.53 on 10.10.23 to implement the Advanced Traffic Management System (ATMS) on National Highways and Expressways. The Policy includes Surveillance  of  the  entire  Highway  stretch  and  AI  based  Video  Incident Detection and Enforcement System which will also facilitate generation of Echallans by Police and other Enforcement Agencies. The Policy document aims to reduce  accidents,  traffic  violations  and  incident  response  time.  The Government  envisages  to  implement  the  ATMS  solution  in  Highways  and Expressways in phased manner.

ANNEXURE  REFERRED  TO  IN  REPLY  TO  PART  (b)  OF  LOK  SABHA  UNSTARRED QUESTION NO. 2991 ANSWERED ON 18 TH  DECEMBER, 2025 ASKED BY SHRI SANJAY HARIBHAU  JADHAV  AND  SHRI  OMPRAKASH  BHUPALSINH  ALIAS  PAVAN RAJENIMBALKAR  REGARDING  'EXPANSION  OF  BHARATMALA  PARIYOJANA  IN MAHARASHTRA'.

|   District Sr. No . | wise list of project Name of                                                                                                                 | Project Name of districts through which the project passes   | Lengt h of Projec t [km]   | TPC [Rs. Cr.] d Date   | Appointe Schedule Revised date of completion / Actual or likely date of completion   |   Project length construct ed during 2023-24 |   Project length construct ed during 20 24-25 |
|---------------------|----------------------------------------------------------------------------------------------------------------------------------------------|--------------------------------------------------------------|----------------------------|------------------------|--------------------------------------------------------------------------------------|----------------------------------------------|-----------------------------------------------|
|                   1 | Panvel-Indapur Package-1                                                                                                                     | Raigad 42.30 0                                               |                            | 151.26 29.03.20 23     | 28.12.2023 /31.01.2026                                                               |                                       38.136 |                                         3.414 |
|                   2 | Panvel-Indapur Package-2                                                                                                                     | Raigad                                                       | 42.30 0                    | 332 22                 | 18.11.20 21.05.2024/31.03. 2026                                                      |                                       29.633 |                                         5.386 |
|                   3 | Improvement and construction of Ahmednagar bypass (Design Chainage km 0+000 to km 40+600) from Existing Chainage 163+400 of                  | Ahilyanagar                                                  | 40.6                       | 715 21                 | 21.07.20 23.10.2024                                                                  |                                       32     |                                         5     |
|                   4 | Four laning of Ahilyanagar- Ghogargaon Section of NH- 561-A from Km 0.000 to Km 38.775 Package - I in the State of Maharashtra on HAM basis. | Ahilyanagar                                                  | 38.77 5                    | 605 21                 | 28.12.20 22.03.2024                                                                  |                                       26.275 |                                         0     |

<!-- image -->

| 5                                                            | Four laning of Ghogargaon to Chapadgaon Section of NH- 561-A from Km 38.775 to Km 80.390 Package - II in the State of Maharashtra on HAM basis.   | Ahilyanagar   | 41.61 5 629   | 13.11.20 21   | 12.01.2024   |   27.615 |   0 |
|--------------------------------------------------------------|---------------------------------------------------------------------------------------------------------------------------------------------------|---------------|---------------|---------------|--------------|----------|-----|
| 6 to SB Chowk Pune -                                         | on Ahilyanagar                                                                                                                                    | 3.08          | 258.3         | 18.12.20 20   | 17.10.2022   |     0    | 0   |
| 7 existing km 88.400                                         | (Savali Ahilyanagar                                                                                                                               | 75            | 515           | 29.04.20 25   | 28.04.2027   |     0    | 0   |
| 8 Mohol-Wakhari (Km 0.000 Km 44.700)                         | to Pkg Solapur                                                                                                                                    | 44.7          | 1547.0 9      | 31.01.20 20   | 31.08.2023   |     2.15 | 0.5 |
| 9 Wakhari-Khudus (Km 44.700 Km 77.800)                       | to Pkg                                                                                                                                            | 33.1          | 979           | 31.01.20 20   | 16.06.2023   |     1.1  | 0.6 |
| 10 Khudus- Dharmpuri (Km 77.800 to 117.00) Pkg III of NH 965 | to Pkg Solapur                                                                                                                                    | 39.2          | 1153.5        | 31.01.20 20   | 31.08.2023   |     3.7  | 1.3 |
| 11 Patas-Baramati (Km 0.000 to Km 41.369) Pkg I of NH 965G   | Pune                                                                                                                                              | 41.36 9       | 1342.5        | 09.09.20 21   | 25.07.2023   |     1.9  | 0.4 |

| 12 Baramati- Indapur (Km 41.369 to Km 83.500) Pkg II of NH 965G                                                                                                              |                | 42.13 1   | 1471.3   | 09.09.20 21   | 31.03.2026                                                                                                                                    |   9.6 |   2.55 |
|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------|-----------|----------|---------------|-----------------------------------------------------------------------------------------------------------------------------------------------|-------|--------|
| 13 Indapur-Tondale (Km 83.500 to Km 130.202) Pkg III of NH 965G                                                                                                              | Pune / Solapur | 46.70 2   | 1601.3   | 07.09.20 21   | 10.03.2025                                                                                                                                    | 17.7  |   5    |
| 14 VME Pkg-XI from Km 77.000 to Km 103.400 (Ganjad to Talasari Section of Vadodara Mumbai Expressway)                                                                        | Palghar        | 26.40 0   | 1730.2 1 | 18.05.20 22   | PCC-1 Issued for length of 24.440 km w.e.f 19.08.2024 on 23.12.2024/ 15.12.2025 (Likley date of completion)                                   | 18.34 |   6.69 |
| 15 VME Pkg-XII from Km 50.700 to Km 77.000 (Masvan to Ganjad Section of Vadodara Mumbai                                                                                      | Palghar        | 26.30 0   | 2110.9 3 | 23.03.20 22   | 31.01.2026 (Likley date of completion)                                                                                                        |  7.96 |   6.85 |
| 16 VME Pkg-XIII from Km 26.582 to Km 50.700 (Koshimbe to Masvan) of Main Expressway and Km 0+0 to Km 3+000 of SPUR (Shirsad to Masvan Section of Vadodara Mumbai Expressway) | Palghar        | 27.11 8   | 4298.8 9 | 08.02.20 22   | PCC-1 Issued for length of 24.368 km w.e.f 15.07.2025 after de-inking of 2.75 Km length on 05.12.2025/ 31.03.2026 (likley date of completion) |  9.11 |   9.5  |
| 17 VME Pkg-XIV from Km 3.000 to Km 20.200 (Chandip to Akloli - Spur Section of Vadodara Mumbai Expressway)                                                                   | Palghar        | 17.20 0   | 2016.0 5 | 10.11.20 22   | 28.02.2026 (Likley date of completion)                                                                                                        |  0.85 |   8.78 |

| 18 VME Pkg-XV from Km 20.200 to Km 43.000 (Akloli to Amne- Spur) Section Vadodara Mumbai               | of Thane          | 18.00 0   | 2603.1 8   | 10.11.20 22                       | 15.02.2026 (Likley date of completion)                                                                 | 4.61   |   9.39 |
|--------------------------------------------------------------------------------------------------------|-------------------|-----------|------------|-----------------------------------|--------------------------------------------------------------------------------------------------------|--------|--------|
| 19 VME Pkg-XV-A from Borivali 38.200 to Kirawali KM 45.200) for connecting Samruddhi Mahamarg of MSRDC | KM Thane          | 7.000     | 264.23     | 01.08.20 23 31.03.2024 31.03.2026 | / 1.00                                                                                                 |        |   3    |
| 20 VME Pkg-XVI from Km 43.000 to Km 69.700 (Amane to Bhoj Spur Section of Vadodara Mumbai Expressway)  | - Thane           | 29.70 0   | 3918.7 7   | 01.11.20 22 completion)           | PCC-1 proposal sent for length of 20.310 km w.e.f 16.09.2025 on 02.12.2025/ 31.03.2026 (Likley date of | 11.08  |  12.42 |
| 21 VME Pkg-XVII from Km 69.700 to Km 79.800 (Bhoj to Morbe Spur Section of Vadodara Mumbai Expressway) | - Thane/Raig ad   | 9.983     | 1972.9 4   | 19.01.20 23                       | 31.03.2026 (Likley date of completion)                                                                 | 0.00   |   1.63 |
| 22 6/8 laning of Vadape to Thane section of NH-848                                                     | Thane             | 20.71     | 1252.9 2   | 21-01- 2019                       | 31-03-2026                                                                                             | 10.00  |   1.73 |
| 23 Satara section from Km 592.500 to Km 658.000 of NH- 48 (Pkg-I)                                      | Kolhapur & Sangli | 61.94 5   | 1025.2     | 13-01- 2023                       | 30-04-2026                                                                                             | 20.91  |  13.04 |
| 24 Satara section from Km 658.000 to Km 725.000 of NH- 48 (Pkg-II)                                     | Satara & Sangli   | 67        | 2008.4 7   | 16-12- 2022                       | 31-03-2026                                                                                             | 22.61  |  10.55 |

<!-- image -->

| 25 Four Laning of Akkalkot Solapur section of NH-150E from Km. 99.400 to                                                 | Solapur              | 38.95 2   |     807 | 14.12.20 18   | 13.12.2020             |   0 |   0 |
|--------------------------------------------------------------------------------------------------------------------------|----------------------|-----------|---------|---------------|------------------------|-----|-----|
| 26 Four Laning of Borgaon - Watambare from Km. 224.000 to Km. 276.000 Section of NH- 166 (Package - II) on HAM basis.    | Sangli & Solapur     | 52        | 1029.4  | 22.04.20 19   | 20.04.2021             |   0 |   0 |
| 27 Four Laning of Watambare- Mangalwedha from Km. 276.000 to Km. 321.600 Section of of NH-166 (Package-III) on           | Solapur              | 45.6      |  957    | 31.12.20 18   | 30.12.2020             |   0 |   0 |
| 28 Four Laning of Mangalwedha - Solapur from Km. 321.600 to Km. 378.100 Section of NH - 166 (Package - IV) on HAM basis. | Solapur              | 55.8      | 1141    | 23.05.20 19   | 22.05.2021             |   0 |   0 |
| 29 Six laning of Surat -Nashik - Ahmednagar- Solapur-MHKNT Border greenfield Pkg - 14 from Km. 512.000 to Km.548.400     | Solapur, Kalaburgi   | 36.4      |  872.17 | 03.10.20 24   | 02.10.2026             |   0 |   0 |
| 30 4-laning of Sinnar-Shirdi section of NH 160 (including Sinnar Bypass)                                                 | Nashik & Ahilyanagar | 47.75 1   |  946    | 18.08.20 20   | 17.08.2022/ 31.03.2023 |   0 |   0 |

<!-- image -->

| 31 6-Lane VUP at Khadavali Junction (Km 528.086) on Vadape - Gonde Section of NH-                                                                                            | Thane   | 0.722   |   22.38 | 21.01.20 20   | 31.07.2024/ 31.05.2025   |   0 |   0.722 |
|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|---------|---------|---------------|--------------------------|-----|---------|
| 32 Design and Construction of 6 lane Standalone Grade Separated structures at Km 480+14, Km 514+578, Km 520+387 on Gonde Vadape section of NH-3 (New NH-848) in the State of | Thane   | 1.89    |   51    | 01.03.20 21   | 27.12.2024/ 10.01.2025   | 0   |   1.89  |
| 33 Balance work under Phase-I for 4 laning of Khed Sinner Section of NH- 60 comprising of the stretches Khed Bypass, Peth, Manchar bypass and linear length of               | Pune    | 14.13 7 |  216.58 | 14.10.20 20   | 13.10.2022 / 30.06.2023  | 0   |   0     |
| 34 Balance work under phase-II for 4 laning of Khed Sinnar section of NH-60 comprising of the stretches of Kalamb Bypass, Linear Length Of Bhatkalwai & Alephata             | Pune    | 8.634   |  122.15 | 29.12.20 20   | 02.07.2022 / 15.11.2024  | 0.4 |   0.984 |

| 35 Dharampuri to Lonand section of NH-965 (Package -4)                                          | Satara                    | 49.4     | 1411.8   | 14.09.20 21   | 14.09.2023 / 31.12.2025   |   15.6 |   2.2 |
|-------------------------------------------------------------------------------------------------|---------------------------|----------|----------|---------------|---------------------------|--------|-------|
| 36 Lonand to Diveghat section of NH- 965 (Package - 5)                                          | Satara &Pune              | 54.5     | 1709.5 5 | 02.05.20 22   | 01.05.2024 / 31.12.2025   |  29.22 | 11.18 |
| 37 4L bypass to Mozari town (Taluka-Tiwasa) from km. 0.000 to km. 6.100 of                      | Amravtai                  | 6.100    | 116.42   | 15-06- 2022   | 14/06/2023 15.12.2025     |   4.5  |  1.3  |
| 38 Balance Works of 4L Amravati - Chikhli (Pkg - I) [Amravati - Kurankhed from                  | Amravtai & Akola          | 54.00 0  | 713.07   | 10/07/20 21   | 10-07-2023                |   8.85 |  0    |
| 39 Balance Works of 4L Amravati - Chikhli (Pkg - II) [Kurankhed - Shelad from km. 220.00 to km. | Akola                     | 50.00 0  | 633.7    | 29/06/20 21   | 29-06-2023                |   6.42 |  0    |
| 270.00] 40 Balance Works of 4L Amravati - Chikhli (Pkg - III) [Shelad - Nandura from            | Akola & Buldhana          | 45.00 0  | 580.01   | 14/01/20 21   | 07.02.2023                |   0.7  |  0.08 |
| km. 315.00] 41 Balance Works of 4L Amravati - Chikhli (Pkg - IV) [Nandura - Chikhli from km.    | Buldhana                  | 45.00 0  | 583.61   | 19-05- 2021   | 18-05-2023                |   2.75 |  0.6  |
| 42 4L of Aurangabad- Paithan                                                                    | Chhtrapati Sambhajina gar | 44.22 0  | 1505.0 0 | 24-01- 2023   | 23.07.2024/ 15.12.2025    |  24    | 10.84 |
| 43 Bal. Works of Fagne (Km. 510.000) to Maharashtra/Guj arat Border (Km.                        | Dhule & Nandurbar         | 140.7 90 | 1654.0 7 | 18-09- 2020   | 18/09/2022 31.12.2025     |   8.69 |  5.61 |

| 650.794)                                                                                                                                                              |                                                                |          |           |             |                       |        |        |
|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------------------------------------------------------|----------|-----------|-------------|-----------------------|--------|--------|
| 44 4L of Pangare to Waranga Phata Section (Package- IV) from km 134.500 to km 174.645 (Design Chainage) of NH-161 including Bypasses at Kalamanuri and Akhada Balapur | Hingoli                                                        | 41.64 0  | 1188      | 01/07/20 21 | 30.06.2023            |   0    |   0    |
| 45 6L of Wainganga Bridge - Bhandara (including Bhandara Bypass) section from km 485.000 to km 499.800 of NH- 53 (old NH-6) Bhandara                                  |                                                                | 14.80 0  | 815.77    | 06/04/20 22 | 05.01.2024            |  11.32 |   2.73 |
| 46 4L Mitigation Measure structures on CH/MH Border to Wainganga Bridge Section of NH-6 (New NH-53)                                                                   | Bhandara & Gondia                                              | 10.99 0  | 540.24    | 08-11- 2021 | 07/11/2023 31.12.2025 |   8.95 |   0.77 |
| 47 6L Saundad ROB on Raipur- Nagpur (from 441.970 km to Gondia                                                                                                        | 47 6L Saundad ROB on Raipur- Nagpur (from 441.970 km to Gondia | 1.600    | 32.52     | 29-11- 2024 | 01/12/2025 31.03.2026 |   0    |   0    |
| Total                                                                                                                                                                 | Total                                                          | 1702. 15 | 46758. 95 |             |                       | 417.68 | 146.64 |

*****