Lok Sabha Question No. 517 (UNSTARRED), answered on 2025-02-06
Subject: Road Projects in Tamil Nadu
Ministry: ROAD TRANSPORT AND HIGHWAYS
Asked by: Shri Durai Vaiko

## GOVERNMENT OF INDIA MINISTRY OF ROAD TRANSPORT AND HIGHWAYS

## LOK SABHA UNSTARRED QUESTION NO. 517

ANSWERED ON 06 TH  FEBRUARY, 2025

## ROAD PROJECTS IN TAMIL NADU

517.  SHRI DURAI VAIKO:

Will the Minister of ROAD TRANSPORT AND HIGHWAYS सड़क परिवहन औि िाजमार्ग मंत्री

be pleased to state:

- (a)  the  present  status  of  various  projects  including  Expressway projects, Greenfield projects and National Highway (NH) projects that are  under  construction  (appointed/commenced)  in  Tamil  Nadu  with their original date of completion as per contract and the revised/likely
- date of completion, district-wise;
- (b)  the  present  status  of  the  projects  that  are  awarded  but  not appointed/commenced in Tamil Nadu, district-wise; and
- (c) the funds allotted and expenditure incurred towards the development  and  maintenance  of NHs  connecting  Tiruchirappalli  & Pudukottai and other districts during the last five years?

## ANSWER

## THE MINISTER OF ROAD TRANSPORT AND HIGHWAYS (SHRI NITIN JAIRAM GADKARI)

- (a)   The  present  status  of  various  projects  including  Expressway project,  Greenfield  projects and  National  Highway  (NH)  projects  that are  under  construction  (appointed/commenced)  in  Tamil  Nadu  with

their original date of completion as per contract and the revised/likely date of completion, district-wise is placed at Annexure A. (b)   The  present  status  of  the  projects  that  are  awarded  but  not appointed/commenced in Tamil Nadu, district-wise is placed at Annexure B. (c) Fund allocation and expenditure incurred towards the development and maintenance of National Highways is maintained State-wise but not District-wise. Total Rs.33,085 crores allocation and expenditure is incurred  during  the  last  five  years  towards  the  development  and maintenance of National Highways in Tamil Nadu. Details is placed at

Annexure C.

## ANNEXURE A

ANNEXURE  REFERRED  TO  IN  REPLY  TO  PART  (a)  OF  LOK  SABHA UNSTARRED QUESTION No. 517 FOR ANSWER ON  06 TH    FEBRUARY, 2025 ASKED BY SHRI DURAI VAIKO REGARDING ROAD PROJECTS IN TAMIL NADU

| Sl . N o.     | Name of Work                                                                                                                                       | NH Project p assing throu gh District   | Sanction Date/ Amount (Rs in Cr )   | Leng th (in K m)   | Start Date e   | Sch edul Co mple tion Date f   | Revis ed/ Likely Date o Com pletion   | Remarks                                        |
|---------------|----------------------------------------------------------------------------------------------------------------------------------------------------|-----------------------------------------|-------------------------------------|--------------------|----------------|--------------------------------|---------------------------------------|------------------------------------------------|
| NHAI Projects | NHAI Projects                                                                                                                                      | NHAI Projects                           | NHAI Projects                       | NHAI Projects      | NHAI Projects  | NHAI Projects                  | NHAI Projects                         | NHAI Projects                                  |
| 1             | New Double Tier 4-lane Elevated Corridor from Chennai Port to Ma duravoyal in Chennai District fro m on EPC mode in the State of T amil Nadu (P-1) | Chennai                                 | 06.03.2 023/ 1388.5 9               | 4.94 6             | 23.1 1.20 23   | 20.0 5.20 26                   | 20.02. 2027                           | Work in pro gress (Physical Pr ogress: 2.9 5%) |
| 2             | New Double Tier 4-lane Elevated Corridor from Chennai Port to Ma duravoyal in Chennai District fro m on EPC mode in the State of T amil Nadu (P-2) | Chennai                                 | 06.03.2 023/ 1616.9 7               | 5.09 6             | 23.1 1.20 23   | 20.0 5.20 26                   | 20.02. 2027                           | Work in pro gress (Physical Pr ogress: 1.1 4%) |
| 3             | New Double Tier 4-lane Elevated Corridor from Chennai Port to Ma duravoyal in Chennai District fro m on EPC mode in the State of T amil Nadu (P-3) | Chennai                                 | 06.03.2 023/ 1299.3 6               | 4.48 5             | 23.1 1.20 23   | 20.0 5.20 26                   | 20.02. 2027                           | Work in pro gress (Physical Pr ogress: 2.4 3%) |
| 4             | New Double Tier 4-lane Elevated Corridor from Chennai Port to Ma duravoyal in Chennai District fro m on EPC mode in the State of T amil Nadu (P-4) | Chennai                                 | 06.03.2 023/ 1205.4 0               | 6.40 8             | 23.1 1.20 23   | 20.0 5.20 26                   | 20.02. 2027                           | Work in pro gress (Physical Pr ogress: 1.6 0%) |

| 5   | Balance works of four Lane from km 43+950(Thiruvallur Bypass) t o km 61+470 (Veppampattu Byp ass) passing through Thannerkul am, Thozur and Sevapet Bypass (17.520 Kms) of Tirupati-Tiruttani -Chennai Section of NH 205 on E PC Mode                                                                             | Tiruvallur                 | 17.01.2 022/ 482.83   | 17.5 20   | 21.0 9.20 22   | 20.0 9.20 24   | 30.06. 2025   | Work in pro gress (Physical Pr ogress: 62. 15%)   |
|-----|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------------------|-----------------------|-----------|----------------|----------------|---------------|---------------------------------------------------|
| 6   | Completion of Balance works pe nding in bit and pieces (incomple te stretch at 7 locations) and liste d balance works from km. 274.80 0 to 338.030 in AP portion and ot her listed balance works from km . 0.000 to km. 43.950 in TN porti on of 4/2 laning of Tirupathi - Tiru ttani - Chennai section of NH-205 | Chittoor                   | 05.09.2 022/16 6.51   | 7.35 0    | 03.0 7.20 23   | 04.0 1.20 25   | 31.03. 2025   | Work in pro gress(Physi cal Progres s: 75.16%)    |
| 7   | 4-laning of Mamallapruam - Mug aiyur section of NH-332A (PKG-1 of Mahabalipuram - Pondicherry)                                                                                                                                                                                                                    | Chengalpattu               | 05.02.2 019/ 1008.9 9 | 31.0 00   | 12.0 5.20 22   | 10.0 5.20 24   | 31.03. 2026   | Work in pro gress (Physical Pr ogress: 40. 61%)   |
| 8   | 4-laning of Mugaiyur to Marakka nam section of NH-332A from K m 31.000 to Km 62.000                                                                                                                                                                                                                               | Chengalpattu & Villupuram  | 05.02.2 019/ 825.94   | 31.0 00   | 07.1 2.20 23   | 05.1 2.20 25   | 05.12. 2025   | Work in pro gress (Physical Pr ogress: 28. 41%)   |
| 9   | 6-laning of Maduravoyal (Km 13/ 800) to Sriperumbudur (Km 37/0 00) Section of NH-4                                                                                                                                                                                                                                | Kancheepura m & Tiruvallur | 29.10.2 021/ 463.44   | 23.2 00   | 14.0 2.20 22   | 13.0 2.20 23   | 28.02. 2025   | Work in pro gress (Physical Pr ogress: 98. 50%)   |
| 1 0 | 6-Laning of Karaipettai - Walaja hpet section of NH-4                                                                                                                                                                                                                                                             | Kancheepura m & Ranipet    | 30.05.2 018/ 776.70   | 36.0 76   | 11.0 2.20 19   | 09.0 2.20 21   | 30.04. 2025   | Work in pro gress (Physical Pr ogress: 84. 15%)   |
| 1 1 | 4L Bangalore Chennai Expressw ay Phase-III - Package I (Gudipa la to Walajajhpet) from Km 156.0 00 to Km 180.000                                                                                                                                                                                                  | Chittoor Vellore, Rani pet | 14.10.2 020/ 1028.4 6 | 24.0 00   | 30.0 5.20 22   | 28.0 5.20 24   | 30.06. 2025   | Work in pro gress (Physical Pr ogress: 76.        |

<!-- image -->

|     |                                                                                                                                                                                                |                          |                       |         |                                                                                                                    |                                                                                                                |                                                                                                            | 02%)                                            |
|-----|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------------------------|-----------------------|---------|--------------------------------------------------------------------------------------------------------------------|----------------------------------------------------------------------------------------------------------------|------------------------------------------------------------------------------------------------------------|-------------------------------------------------|
| 1 2 | 4L Bangalore Chennai Expressw ay Phase-III - Package II (Walaj ahpet to Arakkonam) from Km 18 0.000 to Km 204.500                                                                              | Ranipet                  | 29.12.2 020/ 843.48   | 24.5 00 | 16.0 7.20 22                                                                                                       | 14.0 7.20 24                                                                                                   | 31.07. 2025                                                                                                | Work in pro gress (Physical Pr ogress: 90. 00%) |
| 1 3 | 4L Bangalore Chennai Expressw ay Phase-III - Package III (Arakk onam to Kancheepuram) from K m 204.500 to Km 230.000                                                                           | Kancheepura m Ranipet    | 23.10.2 020/ 1155.4 9 | 25.5 00 | 08.0 8.20 22                                                                                                       | 29.0 7.20 24                                                                                                   | 31.12. 2025                                                                                                | Work in pro gress (Physical Pr ogress: 52. 41%) |
| 1 4 | 4L Bangalore-Chennai Expressw ay from Km. 230.000 to Km. 261. 705 of Kanchepuram to Sriperum budur Section (Phase-III/Packag e-IV)                                                             | Kancheepura m Tiruvallur | 08.02.2 021/29 48.31  | 31.7 05 | 11.0 7.20 22                                                                                                       | 09.0 7.20 24                                                                                                   | 30.09. 2025                                                                                                | Work in pro gress (Physical Pr ogress: 67. 75%) |
| 1 5 | Strengthening and Widening the existing 2 lane carriageway to 2 l ane with paved shoulders from K m 0+000 to Km 85+000 of NH-54 4H (NH(O) Project (Thoppur - M ettur - Bhavani -Erode section) | Salem & Erod e           | 14.07.2 022/ 192.00   | 85.0 00 | Pack age I = 04 .08.2 022 Pack age I I = 2 5.07. 2022 , Pack age I II = 04.0 8.20 22 Pack age I V = 08.0 8.20 22 I | Pack age I = 03 .08.2 023 Pack age I = 2 4.07. 2023 , Pack age I II = 03.0 8.20 23 Pack age I V = 07.0 8.20 23 | Packa ge I = 28.02. 2025 Packa ge II = 24.07. 2023, Packa ge III = 28.0 2.202 5 Packa ge IV = 28.0 2.202 5 | Work in pro gress(Physi cal Progres s: 95.00%)  |

| 1 6   | 4- laning of Puducherry to Poond iyankuppam Section of NH-45A ( New NH 32)                                                                                                                             | Villupuram, C uddalore & P uducherry     | 03.06.2 022/ 1588.4 0   | 38.0 00   | 15.1 1.20 21   | 14.1 1.20 23   | 15.02. 2025   | Work in pro gress (Physical Pr ogress: 98. 50%)       |
|-------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------------------------------------|-------------------------|-----------|----------------|----------------|---------------|-------------------------------------------------------|
| 1 7   | 4- laning of Sattanathapuram to Nagapattinam Section of NH-45A (New NH-32)                                                                                                                             | Mayiladuthura i, Karaikal & Nagapattinam | 07.08.2 024/ 2899.7 7   | 55.7 55   | 05.1 0.20 20   | 04.1 0.20 22   | 31.10. 2025   | Work in pro gress (Physical Pr ogress: 57. 96%)       |
| 1 8   | 4- laning of Neraluru - Thorapalli Agraharam section of NH-844 fro m Km 0+000 to Km 23+350 (Pac kage-I of NH-844)                                                                                      | Bengaluru Ur ban & Krishnagiri           | 18.07.2 023/ 1757.2 7   | 23.3 50   | 26.1 0.20 22   | 24.1 0.20 24   | 31.08. 2025   | Work in pro gress (Physical Pr ogress: 60. 45%)       |
| 1 9   | 4- laning of Thorapalli Agrahara m - Jittandahalli section of NH-84 4 from Km 23+350 to Km 60+100 (Package-II of NH-844)                                                                               | Krishnagiri & Dharmapuri                 | 14.02.2 019/ 1243.5 7   | 36.7 50   | 07.1 2.20 21   | 06.1 2.20 23   | 30.06. 2025   | Work in pro gress (Physical Pr ogress: 75. 02%)       |
| 2 0   | Bangalore Ring Road (STRR)-se ction of NH-948A- Package-I of P hase-III from Belagondapalli (TN) to TN/KNT border from km 144.4 80 to 179.969                                                          | Krishnagiri                              | 31.07.2 024/ 1260.7 4   | 35.7 66   | 18.0 5.20 23   | 16.0 5.20 25   | 31.12. 2025   | Work in pro gress (Physical Pr ogress: 45. 81%)       |
| 2 1   | Construction of Trumpet Intercha nge connecting Bangalore-Chen nai Expressway (Km 261+705 to Km 262+800) with Maduravoyal t o Walajahpet section of NH-48 n ear Sriperumbudur Toll Plaza at km. 35+700 | Kancheepura m                            | 22.03.2 023/15 6.51     | 1.09 5    | 26.0 2.20 24   | 23.0 8.20 25   | 31.12. 2025   | Work in pro gress (Physical Pr ogress: 15. 26%)       |
| 2 2   | Access Controlled Highway of 4 Lane with Paved Shoulders from Tiruvallur (Design Chainage Km 17+56) to TN/AP Broder (Design Chainage Km 61+51) of NH-716 (Chennai-Tirupati Package-1)                  | Tiruvallur                               | 07.03.2 024/ 1376.1 0   | 43.9 50   | 28.1 2.20 24   | 28.1 2.20 26   | 28.12. 2026   | Work comm enced rece ntly.(Physic al Progress: 0.00%) |

| 2 3   | Access Controlled Highway of 4 Lane with Paved Shoulders from TN/AP Border (Design Chainage Km 61+51) to Puttur (Design Cha inage Km 81+540) of NH-716 & 6 Lane with Paved Shoulders from Mallavaram to Renigunta (Chenn ai-Tirupati Package-2)   | Chittoor, Tiru pati     | 11.03.2 024/ 1346.8 1   | 37.4 30   | 14.1 2.20 24   | 14.1 2.20 26   | 14.12. 2026   | Work comm enced rece ntly. (Physical Pr ogress: 0.0 0%)   |
|-------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------------------|-------------------------|-----------|----------------|----------------|---------------|-----------------------------------------------------------|
| 2 4   | Balance Works for six laning of S riperumbudur to karaipettai secti on of NH-4 (New NH-48) from 37 +000 (Existing Km 37+000) to K m 71+015                                                                                                        | Kancheepura m           | 07.06.2 024/ 456.00     | 16.8 20   | 27.0 1.20 25   | 26.1 0.20 26   | 26.10. 2026   | Work comm enced rece ntly. (Physical Pr ogress: 0.0 0%)   |
| 2 5   | 4L of Kamalapuram to Oddancha tram from km. 0.00 to km. 35.822 section of NH-83                                                                                                                                                                   | Dindigul                | 07.02.2 019/ 1038.5 1   | 36.5 05   | 21.0 1.20 21   | 20.0 1.20 23   | 30.06. 2025   | Work in pro gress (Physical Pr ogress: 79. 82%)           |
| 2 6   | 4L of Madathukulam - Pollachi fr om km. 74.38 to km. 116.95 secti on of NH-83                                                                                                                                                                     | Tiruppur & Co imbatore  | 08.02.2 019/ 1342.6 2   | 50.0 78   | 04.1 2.20 20   | 03.1 2.20 22   | 15.03. 2025   | Work in pro gress (Physical Pr ogress: 90. 23%)           |
| 2 7   | 4L of Madurai Ring Road (Phase 1) [Vadipatti-Thamrapatti] from k m 0.00 - km 29.960                                                                                                                                                               | Madurai                 | 28.03.2 018/ 833.16     | 29.9 60   | 16.0 3.20 20   | 15.0 3.20 22   | 31.07. 2025   | Work in pro gress (Physical Pr ogress: 68. 25%)           |
| 2 8   | 4L of Melur - Pilayarpatti - Karaik udi from km 99.920 of NH 38 to k m 12.9 of NH 383 Ext.                                                                                                                                                        | Madurai & Sivagangai    | 04.06.2 018/ 1103.8 6   | 45.8 55   | 16.0 3.20 20   | 15.0 3.20 22   | 31.05. 2025   | Work in pro gress (Physical Pr ogress: 71. 40%)           |
| 2 9   | 4L of Thirumangalam to Vaduga patti section from km 0.000 to km 36.000 of NH-744                                                                                                                                                                  | Madurai & Vir udhunagar | 04.03.2 022/ 1076.9 7   | 36.0 00   | 23.0 2.20 23   | 21.0 2.20 25   | 31.03. 2025   | Work in pro gress (Physical Pr ogress: 76. 50%)           |

<!-- image -->

| 3 0                 | 4L of Vadugapatti to Therkuveng anallur (Rajapalyam) section fro m km 36.000 to km 71.600 of NH -744                                                                                           | Virudhunagar                      | 21.02.2 022/ 1564.2 3                       | 35.6 00                    | 12.0 4.20 23        | 10.0 4.20 25        | 11.10. 2025         | Work in pro gress (Physical Pr ogress: 93. 12%)            |
|---------------------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------------------------------|---------------------------------------------|----------------------------|---------------------|---------------------|---------------------|------------------------------------------------------------|
| 3 1                 | 4L of left-over works including ad ditional structures from Kerala/Ta mil Nadu border to Kanyakumari Section from Km 43.0 to Km 96.1 74 of NH66                                                | Kanyakumari                       | 06.03.2 023/ 1317.0 6                       | 23.6 70                    | 03.0 8.20 23        | 01.0 8.20 25        | 02.02. 2026         | Work in pro gress (Physical Pr ogress: 31. 32%)            |
| 3 2                 | 4L of Sethiyathope -Cholapuram section from Km. 65.960 to Km. 116.440 section of NH-45 C (Pk g-II)                                                                                             | Cuddalore, Ar iyalur & Thanj avur | 23.03.2 017/ 1227.8 7                       | 50.4 80                    | 16.0 8.20 18        | 14.0 8.20 20        | 31.03. 2025         | Work in pro gress (Physical Pr ogress: 93. 10%)            |
| 3 3                 | 6L of Tuticorin Port Road section of NH-7A (New NH-138) from K m 0.000 to Km 6.140                                                                                                             | Tuticorin                         | 20.03.2 023/ 200.30                         | 5.16 0                     | 05.0 7.20 23        | 04.0 7.20 24        | 31.03. 2025         | Work in pro gress (Physical Pr ogress: 71. 04%)            |
|                     | Total(NHAI Projects)(33No.s)                                                                                                                                                                   |                                   | Total P roject Cost = Rs. 371 92.22 c rores | Tota l Le ngth =960 .01 Km |                     |                     |                     |                                                            |
| State PWD Projects: | State PWD Projects:                                                                                                                                                                            | State PWD Projects:               | State PWD Projects:                         | State PWD Projects:        | State PWD Projects: | State PWD Projects: | State PWD Projects: | State PWD Projects:                                        |
| 1                   | Construction of Grade Separator at Km 218/6 of NH 67 (Nagappati nam-Guddalore-Mysore Road )( New NH-81)in the State of Tamil nadu on EPC Basis                                                 | Karur                             | 24.02.2 020/30. 52                          | 0.58                       | 28.1 2.20           | 21.0 6.22           | -                   | Work stopp ed due to O ngoing Arbit ration and C ourt Case |
| 2                   | Widening to Two Lane with Pave d shoulders from Km 414/4-428/ 0 and Strengthening from Km 42 2/0 - 425/0 of NH 67 including C D works and Protective works in t he state of Tamilnadu on EPC m | Nilgiri                           | 16.03.2 020/36. 48                          | 13.6                       | 05.1 0.20           | 02.0 6.22           | -                   | Work is und er Terminati on process                        |

<!-- image -->

|    | ode.                                                                                                                                                                                                                                                                                                                                       |                 |                    |      |              |              |             |                                           |
|----|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------------|--------------------|------|--------------|--------------|-------------|-------------------------------------------|
|  3 | "Reconstruction of Existing ROB at km 113/4 and Construction of Grade Separator at Km 113/8 of NH 4 (Chennai - Chittoor - Banga lore Road)"                                                                                                                                                                                                | Ranipet         | 05.02.2 020/34. 16 | 0.01 | 03.0 8.20    | 19.0 1.23    | 30.04. 2025 | Work in Pro gress 98% of wor k Complete d |
|  4 | Construction of ROB and their A pproaches at Km 103/4 near Etti vadi in Lieu of Existing Level Cro ssing No.86 of NH-234 (Mangalo re - Villupuram Road) inlcuding L and Acquistion on EPC mode in t he State of Tamil Nadu. (Job No. NH-234-TN-2020-21-946)                                                                                | Tiruvannamal ai | 09.02.2 021/64. 18 | 1.01 | 23.0 9.20 24 | 12.0 9.20 26 | 12.09. 2026 | Work in Pro gress 15% of wor k Complete d |
|  5 | "Construction of ROB and their A pproaches at Km 81/800 (Near K annamangalam) in Lieu of Existin g LC No.109A/3T at Railway Km 130/23-25 of NH-234 (Mangalore - Villupuram Road) inlcuding Lan d Acquistion on Engineering, Pro curement & Construction (EPC) Basis Contract in the State of Ta mil Nadu. (Job No.NH-234-NH-2 020-21-944)" | Vellore         | 12.01.2 021/98. 55 | 1.10 | 03.0 3.20 23 | 19.0 2.20 25 | 17.06. 2026 | Work in Pro gress 33% of wor k Complete d |
|  6 | "Construction of ROB at Km 93/4 of NH 49 Extn. (Madurai - Cochin road) in lieu of LC 85 and Railwa y Km 89/7-8 in between Theni an d Bodi Railway Stations.Under S                                                                                                                                                                         | Theni           |                    |      |              |              |             |                                           |

<!-- image -->

|    | ethuBharatham project on EPC Mode."                                                                                                                                                                                                                                                       |           | 07.12.2 020/45. 18   | 0.85 29.1 0.20 21   | 29.1 0.20 23   | 29.10. 2025   | Work in Pro gress 40% of wor k Complete d   |
|----|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------|----------------------|---------------------|----------------|---------------|---------------------------------------------|
|  7 | Construction of ROB at Km 75/8 of NH 49 Extn. (Madurai - Cochin road) in lieu of LC 68 and Railwa y Km 72/6-7 in between Aundipat ti and Theni Railway Stations Un der SethuBharatham Project on Engineering, Procurement & Con struction (EPC) Basis Contract in the state of Tamil Nadu | Theni     | 22.01.2 021/92. 02   | 1.26 29.1 0.20 21   | 29.1 0.20 23   | 29.09. 2025   | Work in Pro gress 52% of wor k Complete d   |
|  8 | Construction of 4 lane with paved shoulders Thiruvayaru Bypass in between existing Km.55/926 to 6 2/680 in NH 226Extn. (New NH 1 36) on Engineering, Procurement & Construction (EPC) Basis Cont ract under NH(O) Annual Plan 20 21-22 in the state of Tamil Nadu.                        | Thanjavur | 10.02.2 022/19 1.3   | 6.75 12.1 0.20 22   | 11.1 0.20 24   | 31.03. 2025   | Work in Pro gress 94% of wor k Complete d   |
|  9 | Construction of ROB at km 22/2 of NH 49 Extn (New NH No 85) ( Madurai - Cochin road) & Railwa y chainage in km 19/2-3 in lieu of LC-17 between Vadapalanji & Us ilampatti Railway stations under Sethubharatham project on Engi neering, Procurement and Constr                           | Madurai   |                      |                     |                |               |                                             |

<!-- image -->

|     | uction (EPC) Basis contarct.                                                                                                                                                                                                                                                                                                       |             | 15.09.2 020/59. 38   |   0.01 | 22.0 2.20 21   | 22.0 2.20 23   | 30.09. 2025   | Work in Pro gress 81% of wor k Complete d   |
|-----|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------|----------------------|--------|----------------|----------------|---------------|---------------------------------------------|
| 1 0 | Construction of Fly Over includin g Junction Improvements at Km 348/6 - 349/8 of NH 67 (Km 15/6 - 16/8 of New NH 181) (Nagapatt inam - Gudalur - Mysore Road) a t Saibaba Colony Junction in Coi mbatore City on Engineering, Pro curement and Construction (EPC ) Basis Contract in the state of T amilnadu                       | Coimbatotre | 28-03-2 2/59.93      |   1.14 | 19.0 8.24      | 19.0 8.26      | 19.08. 2026   | Work in Pro gress 17% of wor k Complete d.  |
| 1 1 | "Construction of Bypass to Madu rai - Achambathu - Viratipathu in between km 6/850 - 10/382 of N H 49 Extn (New NH 85) including Land Acquisition on Engineering, Procurement & Construction (EP C) basis Contract under NH (O) Annual Plan 2021-22 in the state of Tamil Nadu (job No.NH-49 Ext n (New NH 85) - TN-2021-22-99 7)" | Madurai     | 16-03-2 2/239        |   3.53 | 02.0 9.24      | 23.0 8.26      | 23.8.2 026    | Work in Pro gress 14% of wor k Complete d.  |
| 1 2 | Construction of LVUP at Km 109/ 10 of NH-4 (New NH-40) (Chenn ai-Chittoor Bangalore road)on En gineering Procurement and const ruction EPC basis contract in the state of Tamilnadu.                                                                                                                                               | Ranipet     | 10.03.2 2/13.51      |   0.5  | 16.0 2.23      | 15.0 8.24      | 31.05. 2025   | Work in Pro gress 35% of wor k Complete d.  |
| 1 3 | Construction of Bypass to Bagalu r town branching from Km.3/0 (K othapalli) and joining at Km 9/35 0 (Jee Mangalam) including LA & shifting of NH 207 (New NH 648)                                                                                                                                                                 | Krishnagiri | 15.03.2 2/90.01      |   4.58 | 04.0 1.24      | 03.0 7.25      | 03.07. 2025   | Work in Pro gress 37% of wor k Complete d.  |

<!-- image -->

| 1 4   | Widening from Two lane with pav ed shoulder to four lane with pav ed shoulder and Strengthening in Km 0/8 - 17/6, 18/0 - 25/0, 25/50 0 - 27/900, 29/6 - 34/0 & Km 39/0 -50/570 and strengthening in km 17/6-18/0, 25/0-25/5, 27/9-29/6 a nd widening from Four lane to fo ur lane with paved shoulder and strengthening in km 34/0-39/0 inc luding centre median in selected stretches, Construction of Storm water drain including Widening a nd Reconstruction of CD works a nd Additional Bridge at Km 39/8 of NH 532 (Cuddalore) Cuddalore   | 16-03-2 2/257.1   |   42.6 9 | 22.0 1.24   | 14.0 7.25   | 14.07. 2025   | Work in Pro gress 56% of wor k Complete d. .   |
|-------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------------|----------|-------------|-------------|---------------|------------------------------------------------|
| 1 5   | "Construction of Bypass to Gudiy atham Town in Km 23/100 - 29/2 50 including Land Acquisition an d Shifting of NH-234 (Mangalore - Villupuram Road) (New NH-75) on Engineering Procurement and construction EPC basis contract i n the state of Tamilnadu (Gudiyat ham Byepass)." Vellore                                                                                                                                                                                                                                                        | 27.01.2 3/221     |     7.3  | 19.0 5.23   | 18.1 1.24   | 30.04. 2025   | Work in Pro gress 75% of wor k Complete d.     |
| 1 6   | Construction of Vehicular Underp ass at km 6/600 of Ariyalur Byep ass Road on NH 226 Extn (New NH 136) on Engineering, Procure ment & Construction (EPC) Mod e under Annual Plan 2021-22 in t he State of Tamilnadu Ariyalur                                                                                                                                                                                                                                                                                                                     | 01.02.2 2 /29.8 9 |     0.87 | 15.1 2.22   | 06.0 6.24   | 28.02. 2025   | Work in Pro gress 96% of wor k Complete d.     |
| 1 7   | Permanent Measures to Improve the Black spot ID No.TN-02-680 at Alpet Junction at Km 59/200-5 9/600 & 60/100-60/800 and Blac k spot ID No.TN (02)-457 at Manj akuppam clock tower junction at km 60/80-60/90 by providing incl uding the existing two lane with p aved shoulder to Four lane with c entre median & Storm water drai Cuddalore                                                                                                                                                                                                    | 16.12.2 1/8.57    |     1.2  | 29.0 7.22   | 25.0 4.23   | 15.04. 2024   | Work Physi cally Compl eted                    |

<!-- image -->

|     | n including CD works of NH45A ( Villupuram - Pondy-Nagapattina m Road)                                                                                                                                                                                        |              |                    |      |           |           |             |                                           |
|-----|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------------|--------------------|------|-----------|-----------|-------------|-------------------------------------------|
| 1 8 | Reconstruction of minor bridges at Km.158/280, Km.186/560 & K m.212/840 and Widening of mino r bridges at Km.170/325, Km.184 /760, & Km.218/010 of Kollam - T hirumangalam Road NH 208 (Ne w NH 744) on Engineering, Proc urement & Construction (EPC) B asis | Virudhunagar | 16.03.2 2/13.33    | 0.01 | 14.1 2.22 | 13.0 6.24 | 30.11. 2024 | Work Physi cally Compl eted               |
| 1 9 | Construction of additional 2 lane Bow-string ROB adjustant to the existing 2 lane bowstring ROB at Km 56/2 of NH-234 (New NH 75) (Mangalore - Villupuram Road) o n EPC mode under Annual plan 2022-23 in the state of Tamilnad u                              | Vellore      | 28.03.2 023/33. 53 | 0.45 | 04.1 0.24 | 24.0 9.26 | 24.09. 26   | Preconstruc tion activitie s in progres s |

<!-- image -->

| 2 0   | Permanent improvements to the Black spot ID TN(02) 635 at New Cinema Junction at Km 62/4-63/ 0 by providing additional High lev el Bridge @ Km 62/6-62/880 incl uding widening of existing road w ith Centre median, Storm water d rain, CD works and junction impr ovements of NH 45A (New NH 3 2) (Villupuram - Pondy-Nagapatti nam Road) on EPC basis contra ct in State of Tamil Nadu (Spans of 21.00m c/c 273m junction impr ovement)                                        | Cuddalore   | 24.03.2 023/31. 45   | 0.6    | 24.0 1.24              |   13.0 1.26 | 13.01. 2026   | Work in Pro gress 25% of wor k Complete d.   |
|-------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------|----------------------|--------|------------------------|-------------|---------------|----------------------------------------------|
| 2 1   | Widening from Two Lane Paved Shoulder to Four Lane with Pave d Shoulder Km 81/300 - 86/630, Km 88/600 - 90/550, Km 90/550 - 90/850 (RHS) Km 90/850 - 96/30 0 & 97/600-110/700 of NH-81 (Ol d NH-67 - Km 221/600-234/700, Km 236/000 - 241/450,Km 241/4 50-241/750(LHS), Km 241/750 - 243/700 & Km 245/670 - 251/000 ) and Strengthening from Km 81/ 300 - 86/500 and Km 87/600 - 96 /300 of NH-81 (old NH-67 Km 23 6/000 - 244/700 and Km 245/800 - 251/000) of NH-81 (Coimbatore | Karur       | 06.03.2 023/13 7.3   | 26.1 3 | 07.0 3.20 24 29.0 8.25 |        2025 | 29.08.        | Work in Pro gress 55% of wor k Complete d. . |

<!-- image -->

| - Chidambaram Section) (Old NH -67) (Nagpattinam)                                                                                                                                                                                                                                                                                                                                                                                                                                                     |              |                    |        |                     |             |                                            |
|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------------|--------------------|--------|---------------------|-------------|--------------------------------------------|
| 2 2. Strengthening of two lane with pa ved shoulder from Km 17/8- 18/2 , construction of two lane with pa ved shoulder from Km 18/2 to K m 20/0 and construction of four l ane with paved shoulder from K m 20/0 to Km 35/6 of Salem - Thi rupathur-Vaniyambadi road (NH- 179A) on EPC mode under Annu al Plan 2022-23 in the state of Ta mil Nadu (Job.No.NH-179A-TN-2 022-23-1025)                                                                                                                  | Dharmapuri   | 20.03.2 023/16 9.7 | 18.0 2 | 01.0 2.24 01.0 8.25 | 01.08. 2025 | Work in Pro gress 47% of wor k Complete d. |
| 2 3. Improvements to existing Paver block carriageway at Km 429/2 - 430/8 & Km 433/2 (Selected Stre tches) and Providing safety meas ures at vulnerable location of Km 397/2, 397/4, 398/4, 398/6, 399/4 , 399/6, 399/10, 400/2, 400/4 & 4 00/10 including of CD works and Protective works and Improveme ts to Charring Cross Junction at Km 430/8 - 431/4 of NH 67 (New NH 181)                                                                                                                     | The Nilgiris | 16.02.2 023/42. 22 | 3.45   | 09.0 2.24 08.0 2.25 | 31.05. 25   | Work in Pro gress 63% of wor k Complete d. |
| 2 4. Widening from two lane with pav ed Shoulder to four lane with pav ed shoulder and improvements fr om Km 26/5 - 34/2, km 35/6 - 40/ 2, km 42/2 - 53/2,km 55/8 - 56/2, km 58/7 - 61/2,km 76/6 - 81/3 an d widening from two lane with pa ved shoulder to four lane with pa ved shoulder from Km 40/2-42/2, Km 53/2-55/8,Km 61/2-66/7,Km 67/2-72/4 and improvements fro m km 34/2 - 35/6 including CD w orks of NH 81 (Coimbatore - Chi dambaram)(Old NH-67) (Nagapa ttinam-Trichy-Coimbatore-Gudal | Tiruppur     | 03.03.2 023/27 4.8 | 47.6   | 07.1 1.23 06.1 1.25 | 06.11. 2025 | Work in Pro gress 86% of wor k Complete d. |

<!-- image -->

| ur)                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                              |              |                    |        |           |           |             |                                            |
|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------------|--------------------|--------|-----------|-----------|-------------|--------------------------------------------|
| 2 5. Construction of ROB and their ap proaches at Km 99/4(LC Gate N o.503 / Spl-A-3 / E) of NH 744 (O ld NH 208) Kollam-Thirumangala m Road on Engineering Procure ment & Construction (EPC) mod e in the State of Tamil Nadu -Un der Annual Plan 2022-23(Job No . NH-744(Old NH 208)-TN-2022- 23-1026)                                                                                                                                                                                                                          | Tirunelveli  | 23.03.2 023/53. 02 | 1.23   | 15.0 9.23 | 14.0 9.24 | 13.06. 25   | Work in Pro gress 79% of wor k Complete d  |
| 2 6. Four laning of Ottanchatram to P alani section from Km 30/700 to Km 55/000 of NH 209(New NH-8 3) including footpath for pedestri an and way side amenities excep t from Km 37/870 to 38/130,Km 3 9/2 to Km 41/0, from Km 43/4 to Km 44/100, From Km 47/4 to Km 51/0 and from Km 52/2 to 52/965 on EPC Mode under Annual Plan 2022-23 in the state of Tamilnad u                                                                                                                                                             | Dindigul     | 03.10.2 022/17 2.2 | 17.1 7 | 18.0 5.23 | 08.1 1.24 | 28.03. 2025 | Work in Pro gress 91% of wor k Complete d. |
| 2 7. Widening to 4 lane in Km.40/510 to 41/450 and Strengthening fro m km 15/600 to 57/400, 19/800, Km. 36/000 to 54/500, Km.55/37 5 to Km.58/600 to 59/600, Km. 6 0/200 to 61/900, Km.62/600 to 6 4/000, Km.74/000 to 75/126, Km. 76/373 to 76/450 & Km.77/600 to 90/275 including Geometrical Im provement at Km.37/400 & Km.4 6/800, Construction of retaining wall & breast wall, construction of storm water drain, reconstruction & widening of culverts and Foot o ver bridge at Km.78/900 of NH 8 5 (Old NH-49 Extn.) ni | Madurai, The | 07.10.2 022/94. 7  | 42.7   | 20.0 2.23 | 14.0 5.24 | 14.11. 2024 | Work Physi cally Compl eted                |

<!-- image -->

| 2 8. Strengthening from Km 110/2-14 2/0 of NH 38 (Km 170/4-202/6 of NH 234) (length 31.8km) (Manga lore - Villupuram Road) on EPC mode in Tamil Nadu Villupuram                                                                                               | 20.05.2 4/42.52                             | 31.8                           | 19.0 8.24   | 14.0 2.25    | 14.02. 25 DBM Work in progress                 |
|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------------------------------------------|--------------------------------|-------------|--------------|------------------------------------------------|
| 2 9. Strengthening selected stretches from Km 1/2 to Km 23/6(9.50Km) of NH-81 & Strengthening select ed stretches from Km 6/0 to Km 23/0(1.8Km) of NH-181 including Junction improvement at Km 6/0 -Km 6/4 of NH-181 on EPC in Ta mil Nadu Coimbatore Tirupur | & 07.06.2 4/47.57                           | 11.3                           | 05.1 2.24   | 05.1 2.25    | 05.12. 25 work is in p rogress.                |
| 3 0. Strengthening the selected stretc hes from Km.58/700 to 68/900 of NH-381A (Vellakovil - Sankari ro ad) on EPC mode in the State of Tamilnadu Salem Namakkal                                                                                              | & 20.05.2 4/19.01                           | 9.60                           | 4.10. 2024  | 12.0 6.20 25 | 12.06. 2025 Earth work f or Berms in progress. |
| Total(State PWD)(30 No.s)                                                                                                                                                                                                                                     | Total P roject Cost = Rs. 270 2.12 cr ores  | Tota l Le ngth =297 .04 Km     |             |              |                                                |
| Total(NHAI + State PWD)(63 No .s)                                                                                                                                                                                                                             | Total P roject Cost = Rs. 39, 894.34 crores | Tota l Le ngth = 12 57.0 5 K m |             |              |                                                |

ANNEXURE B ANNEXURE  REFERRED  TO  IN  REPLY  TO  PART  (b)  OF  LOK  SABHA UNSTARRED QUESTION No.  517  FOR  ANSWER  ON  06 TH    FEBRUARY, SHRI DURAI VAIKO REGARDING ROAD PROJECTS IN

2025 ASKED BY TAMIL NADU

| Sl. No.   | Name of Work                                                                                                                                                        | NH Project passing through District   | Sanction Date/ Amount (Rs in Cr)   | Award Date Remarks                                                                                                                                                                                                                       |
|-----------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------------------------------------|------------------------------------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|           | NHAI Project:                                                                                                                                                       |                                       |                                    |                                                                                                                                                                                                                                          |
| 1         | Improving the alignment of Thoppur Ghat section from Km 158+500 to Km 165+100 in Dharmapuri - Salem section of NH-44                                                | Salem & Dharmapuri                    | 13.02.2024/ 905.00                 | 09.03.2024Project involves diversion of 13.427 Ha of forest land for which Stage - I clearance granted by MoEF&CC on 11.12.2024. Enter upon permission is expected by 15.02.2025. Appointed Date is likely to be declared by 20.02.2025. |
|           | State PWD Project:                                                                                                                                                  |                                       |                                    |                                                                                                                                                                                                                                          |
| 1         | Widening the leftout existing 2L to 2L+PS,Strengthening the selected stretches from Km 9/6 -15/6 of NH- 381A(Vellakovil to Sankari Road) on EPC mode in Tamil Nadu. | Tiruppur                              | 16.03.24/16.84                     | 26.12.24 Appointed date yet to be fixed                                                                                                                                                                                                  |

ANNEXURE C ANNEXURE  REFERRED  TO  IN  REPLY  TO  PART  (c)  OF  LOK  SABHA UNSTARRED QUESTION No. 517 FOR ANSWER ON  06 TH    FEBRUARY, 2025 ASKED BY SHRI DURAI VAIKO REGARDING ROAD PROJECTS IN TAMIL NADU

| Financial Year   | Allocation (Rs. in crores)   | Expenditure (Rs. in crores)   |
|------------------|------------------------------|-------------------------------|
| 2019-20          | 5757                         | 5757                          |
| 2020-21          | 4868                         | 4868                          |
| 2021-22          | 4305                         | 4305                          |
| 2022-23          | 8230                         | 8230                          |
| 2023-24          | 9925                         | 9925                          |
| Total            | 33,085                       | 33,085                        |

*****