Lok Sabha Question No. 3084 (UNSTARRED), answered on 2021-12-16
Subject: Road Projects in Bihar
Ministry: ROAD TRANSPORT AND HIGHWAYS
Asked by: Mahabali Singh

## GOVERNMENT OF INDIA MINISTRY OF ROAD TRANSPORT AND HIGHWAYS

## LOK SABHA UNSTARRED QUESTION NO. 3084 ANSWERED ON 16 TH  DECEMBER, 2021

## ROAD PROJECTS IN BIHAR

3084. SHRI MAHABALI SINGH

Will the Minister of ROAD TRANSPORT AND HIGHWAYS

सड़क परिवहन औि िाजमार्ग मंत्री

be pleased to state:

- (a) the details of road transport and highways projects going on in Bihar at present, location-wise;
- (b) the details of projects which are running as per their schedule;
- (c)  the  details  of  such  projects  which  are  running  behind  their schedule; and
- (d) the details of the projects which have been approved for Bihar but the  works  thereon  have  not  stated  yet  along  with  the  reasons therefor?

## ANSWER

## THE MINISTER OF ROAD TRANSPORT AND HIGHWAYS

(SHRI NITIN JAIRAM GADKARI)

- (a) The details of road transport and highways projects going on in
- Bihar at present along with location is attached at Annexure-1.
- (b) The details of projects which are running as per their schedule is
- attached at Annexure-2;
- (c)  The  details  of  such  projects  which  are  running  behind  their schedule is attached at Annexure-3; and
- (d) The details of the projects which have been approved for Bihar but the  works  thereon  have  not  started  yet  along  with  the  reasons
- therefor is attached at Annexure-4.

Annexure-1 ANNEXURE  REFERRED  IN  REPLY  TO  PART  (a)  OF  LOK  SABHA UNSTARRED QUESTION NO. 3084 FOR 16-12-2021 ASKED BY SHRI

MAHABALI SINGH REGARDING ROAD PROJECTS IN BIHAR.

## List of Ongoing Project in State of Bihar

|   Sr No | Name of Project                                                                                       |   Project Length (Km) |   Project Cost (Cr) |
|---------|-------------------------------------------------------------------------------------------------------|-----------------------|---------------------|
|       1 | 4L of Hajipur-Muzaffarpur Section of the NH-77                                                        |                 63.17 |              671.7  |
|       2 | Chhapra - Hajipur from km. 143.200 to km. 209.200 (2)                                                 |                 66.74 |              575    |
|       3 | Six Laning of Varanasi to Aurangabad from km. 786.00 to km. 978.40 of Old NH-2                        |                192.4  |             2848    |
|       4 | Chhapra - Gopalganj section                                                                           |                 94.26 |              692.59 |
|       5 | 2L PS of Forbesganj (Km.0.000) to ICP at Jogbani (Km.9.26) on NH-57A in Bihar                         |                  9.26 |              247    |
|       6 | Simaria (Km. 206.050) to Khagaria (Km. 266.282)                                                       |                 60.23 |              567    |
|       7 | Bakhtiyarpur (Km 153.300) to Mokama (Km 197.900)                                                      |                 44.6  |              878.94 |
|       8 | Koilwar Bhojpur from km. 137.375 of NH- 30 to km. 27.37 of NH-84                                      |                 43.85 |              825.17 |
|       9 | Bhojpur Buxar section of NH-84 from km.27.37 to km. 75.00                                             |                 47.9  |              681.67 |
|      10 | 2nd Flyover (LCW) Parallel to Existing Flyover in Kishanganj Town                                     |                  3.18 |              129.2  |
|      11 | Aunta - Simaria including Ganga Bridge                                                                |                  8.15 |             1161    |
|      12 | Construction of Approach Road to Rail- cum- Road Bridge across river Ganga at Munger Ghat ( NH-333 B) |                 14.52 |              239.16 |
|      13 | Maheshkunt -Saharsa-Purnea Pkg II                                                                     |                 87.96 |              736.01 |
|      14 | Balance Work of Piprakothi-Motihari- Raxaul on NH-28A                                                 |                 68.6  |              333.61 |
|      15 | 2L PS of Majhauli to Charout section from km. 0.00 to km. 63.655                                      |                 63.66 |              537.17 |
|      16 | Maheshkunt-Saharsa-Purnea (Pkg I) km 0.00 to km. 90.00 of NH-107                                      |                 90    |              644.5  |
|      17 | Umagaon-Saharsa (Package-IV) Koshi Bridge & approach Road - (Bheja-Bakaur)                            |                 13.3  |             1103    |
|      18 | 4L of Bal. works of Patna - Gaya -Dobhi (Pkg-II) from km. 39.00 to km. 83.00 of Old NH-83             |                 44    |              496.47 |
|      19 | 4L of Bal. works of Patna - Gaya -Dobhi (Pkg-III) from km. 83.00 to km. 127.217 of Old NH-83          |                 44.22 |              464.09 |

|   20 | 4L of Bal. works of Patna - Gaya -Dobhi (Pkg-I) from km. 0.00 to km. 39.00 of Old NH-83                                      | 39.00   |    649.90 |
|------|------------------------------------------------------------------------------------------------------------------------------|---------|-----------|
|   21 | Ara - Mohania (Pkg-I)                                                                                                        | 54.75   |  700      |
|   22 | Ara - Mohania (Pkg-II)                                                                                                       | 60.80   |  690      |
|   23 | 6L of Kanhauli - Ramnagar (Patna Ring Road PKG-I) from Km 0.000 to Km 39.160 of SH-78/ new NH-131G                           | 39.16   |  797      |
|   24 | 4L from km. 34.600 to km. 79.970 & 2LPS from km. 79.970 to km. 82.000 of Narenpur - Purnea Section of NH-131A                | 49.00   | 1905      |
|   25 | Bakhtiyarpur-Rajauli Pkg-II from km. 54.405 to km.101.630                                                                    | 47.23   | 1065      |
|   26 | Bakhtiyarpur-Rajauli Pkg-III from km. 101.630 to km.152.520                                                                  | 50.89   | 2310      |
|   27 | 4L of Munger - Mirzachauki section from Munger to Kharia village junction from Km 69+520 to Km 95+580 (Pkg-1)                | 26.06   |  981      |
|   28 | 4L of Munger - Mirzachauki section from Km 95+580 to Km 125+000 (Pkg-2)                                                      | 29.42   |  902      |
|   29 | 4L of Munger - Mirzachauki section from start of existing Bhagalpur bypass to Rasulpur from Km 125+000 to Km 157+350 (Pkg-3) | 32.35   | 1017      |
|   30 | 4L of Munger - Mirzachauki section from Km 157+350 to Km 193+931 (Pkg-4)                                                     | 36.58   |  892      |
|   31 | 4L of Galgalia - Bahadurganj section from Km 0.000 to Km 49.000 (Package-I) of NH327E                                        | 49.00   | 1051      |
|   32 | 4L of Bahadurganj Araria section from Km 49.000 to Km 94.000 (Package-II) of NH- 327E                                        | 45.00   | 1081.7    |
|   33 | 4-Laning of Patna-Bakhtiyarpur Section from Km.181.300 to Km 231.950                                                         | 50.65   |  574      |
|   34 | 2-Laning of Muzaffarpur-Sonbarsa Section km 0.00 to km 89.00                                                                 | 82.697  |  512      |
|   35 | Construction of 4-lane ROB (L.C No SK/257C) of km 11 of NH-327E.                                                             | ROB     |   82.43   |
|   36 | Construction of 2-lane ROB in lieu of level crossing No-KK-4A of km 31 (Mania)of NH- 81.                                     | ROB     |   53.7809 |
|   37 | Construction of 2-lane combined ROB in lieu of level crossing No-KK-12 of km 48 (Pranpur) of NH-81.                          | ROB     |   49.547  |
|   38 | Construction of 2-lane ROB of km 46 (LC No KT2-2/B)of NH-131A (Katihar) [Job no.NH- 131A/Bihar(1)/15-16/015-S&R(B)]          | ROB     |   44.48   |

|   39 | Construction of 2-lane ROB of km 100 of NH-327E (Job no. NH-327E/Bihar(2)/15- 16/014-S&R(B))                                                                                                                                                       | ROB    |     87.86 |
|------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------|-----------|
|   40 | Construction of 2-lane combined ROB in km 1.10 & km 1.11 of NH-101.Job no. 2014-15- 005 S&R (B)                                                                                                                                                    | ROB    |   61.99   |
|   41 | Construction of 2-lane ROB of km 132 of NH-19 (Job no. NH-19-Bihar(16)-2015-16- 013-S&R(B)) (LC-65-B/2E)                                                                                                                                           | ROB    |   77.38   |
|   42 | Construction of 2-lane ROB of km 135 of NH-19 (L.C No 62-A/3-E)(Job no. NH-19- Bihar(17)-2015-16-012-S&R(B))                                                                                                                                       | ROB    |   55.89   |
|   43 | Construction of 4-lane ROB of km 12 of NH- 103 (Job no. NH-103/Bihar (5)/15-16/019- S&R(B))                                                                                                                                                        | ROB    |  146.46   |
|   44 | Construction of ROB in km 194 (LC no. 53B/T-2) of NH 327E(Job No. NH-327E-BR- 2018-19/8)                                                                                                                                                           | ROB    |   77.07   |
|   45 | Construction of ROB in km 24 (LC no. 77A) of NH 327A (Job No. NH-327A-BR-2018- 19/11)                                                                                                                                                              | ROB    |   50.59   |
|   46 | Construction of ROB in km 49 of NH 131A at Gaushala (Job No NH 131A-Bihar (16)/17-S&R(B)-027                                                                                                                                                       | ROB    |   61.97   |
|   47 | Construction of 2-lane ROB of km 91 of NH- 28B (job no. NH-28B/Bihar(7)/15-16-020- S&R(B))                                                                                                                                                         | ROB    |   62.4799 |
|   48 | Rehabilitation of 4-lane 5.575 km long, 4- lane MG Setu over Ganga River on NH-19 from km 212.72 to km 218.95 by dismantling the damaged pre stressed cantilever arms Superstructure and subsequent redecking by steel truss in Patna on EPC mode. | Bridge | 1742.01   |
|   49 | Reconstruction of damaged Bridge over river Falgu at km 38 near Bandhuganj on NH-110.                                                                                                                                                              | Bridge |   12.15   |
|   50 | Construction of High level New RCC Bridge at km 81.00 of NH-327E on EPC Mode (Job no. NH-327E-BR-2018-19/4)                                                                                                                                        | Bridge |   12.89   |
|   51 | Construction of Major bridge over Bhangia River at km 86.936 of NH-327E & its approaches on EPC mode (Job No. NH- 327E-BR-2018-19/5)                                                                                                               | Bridge |   15.69   |
|   52 | Construction of RCC Minor bridge in km 02, km 14, km 40 and km 43 of NH-333                                                                                                                                                                        | bridge |   23.5    |

|   53 | Construction of RCC Bridge at km 61/247, 61/650 & km 64 of NH-110 on EPC mode in the State of Bihar                                                                                                                         |   Bridge |   15.22 |
|------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------|---------|
|   54 | Construction of a new 4 lane (Parallel to existing MG Setu) with its approaches from km 0.00 to km 14.500 across river Ganga on NH-19 at Patna on EPC basis.                                                                |   14.5   | 2926.42 |
|   55 | Construction of a new 4 lane Major Bridge across River Kosi at Phulaut including Rehabilitation and upgradation of existing Birpur-Bihpur Section of NH-106 from km 106 to 136 to 2- Lane Paved shoulder on EPC mode        |   30     | 1478.4  |
|   56 | W & S work in km 0.00 to 14.50 of NH-101 (Job No. NH-101-BR-2017-18/910)                                                                                                                                                    |   13     |   68.48 |
|   57 | W&Swork in km 30.00 to 45.00 of NH-101. Job no. 101-BR-2017-18/911                                                                                                                                                          |   15     |   82.18 |
|   58 | Widening and strengthening of existing road into 2 lane with paved shoulder from Pokhrauni Chowk to Junction with NH-57 near Jhanjharpur (km 0.00 o 28.00) of NH- 527A in the State of Bihar.(Job no. 527A- BR-2015-16-893) |   26.3   |   98.84 |
|   59 | Widening/ strengthening from km 115.00 (Tola Kurwa) to 141.050 (Bishunpur) of NH- 333 (Job NO.333-BR-2017-18/917)                                                                                                           |   26.5   |   95.77 |
|   60 | Strengthening & Widening from km 142.050 to 167.465 (Goh-Daudnagar) of NH-120. Job no. 120-BR-2017-18/913                                                                                                                   |   25.415 |  115.1  |
|   61 | Strengthening & Widening from km 0.00 to 10.80 of NH-219                                                                                                                                                                    |   10.8   |   67.13 |
|   62 | Strengthening and widening to 2 lane with paved shoulder from km 103.865 to 142.050 (Gaya-Goh) of NH-120.                                                                                                                   |   37.885 |  153.24 |
|   63 | Strengthening and widening to 2 lane with paved shoulder from km 181.465 to 201.665 of NH-120 Nasriganj -Vikramganj                                                                                                         |   20.2   |   95.3  |
|   64 | Widening to 2 lane with paved shoulder and strengthening from km 19.860 to 38.060 ( Length- 18.200) of NH-219 on EPC Mode                                                                                                   |   18.2   |   95.87 |
|   65 | Widening to 2 lane with paved shoulder and strengthening from km 45.00 to 65.00 (design length- 18.990) of NH-101 (New NH-331) on EPC Mode.                                                                                 |   20     |   88.42 |
|   66 | Strengthening work from Km 0.00 (Paswan chowk) to 58.450 (Mushrigharari) of NH- 103 (New no-322) on EPC Mode.                                                                                                               |   55.5   |   75.52 |

|   67 | Strengthening work in km 68 to 89 of NH110 under EPC Mode in the State of Bihar                                                                                                                                                                         | 20.65   |   35.82 |
|------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|---------|
|   68 | Widening & Strengthening from km 100.40 to km 107.80 (from Lakhanpur More to Faijullahpur) of NH-227A under EPC mode in the state of Bihar.                                                                                                             | 7.4     |   25.27 |
|   69 | Strengthening from km 38.85 to 97.05 of NH-227A                                                                                                                                                                                                         | 56.75   |   77.65 |
|   70 | Construction of New 4-Lane Bridge (Parallel to existing Vikramashila Setu) from km 8+920 to Km 13+375(including approach road 35m Naugachhia side &53m Bhagalpur side) across River Ganga on newly declared NH-131B at Bhagalpur in the State of Bihar. | 4.5     | 1110.23 |
|   71 | Strengthening from Km 36 to 68 in the state of Bihar                                                                                                                                                                                                    | 23.45   |   32.56 |
|   72 | Construction of New High Level RCC major Bridge (13X31m) in place of old submersible damaged bridge in Km178 on NH-333A across River Chanan in the state of Bihar on EPC mode.                                                                          | Bridge  |   58.78 |
|   73 | Widening & Strengthening from km 70.15 to km 121.025 of NH-80                                                                                                                                                                                           | 50.875  |  477.54 |
|   74 | Widening & Strengthening from km132.895 to km 190.15 NH-80                                                                                                                                                                                              | 57.255  |  566.15 |
|   75 | Construction of road side covered drain in km 213 (P) to 215 (P) in Bihra Bazar of NH- 327E for the year 2020-21 on EPC Mode                                                                                                                            | 0       |    6.04 |
|   76 | Saharsa ROB km 73 on NH-107                                                                                                                                                                                                                             | ROB     |   78.66 |
|   77 | Construction of 2-lane ROB of km 94 of NH-28B                                                                                                                                                                                                           | ROB     |   68.49 |
|   78 | Construction of RCC Bridge at km 112 of NH-333 on EPC mode                                                                                                                                                                                              | Bridge  |   24.47 |
|   79 | Improvement of 2 lane with paved shoulder of stretch from Bikramganj Dawath Melayabagh Nawanagr -Dumrow of NH- 120(Ch-201.665 to Km 240.200)excluding Dawath bypass under EPC mode in the state of Bihar                                                | 36.965  |  178.63 |
|   80 | Construction of Newhigh level RCC bridge at existing location of old Bridge cross Chir River in km 199 on NH-333A & its approaches having an aggregate length of 700(350 m on both side)in District Banka in the state of Bihar on EPC mode             | Bridge  |   49.05 |

|   81 | One time improvement of left out portion of NH-80 from km 119+885 (Dogachhi) to km 132+895 (Zero mile Bhagalpur) on EPC mode in the State of Bihar                                                                                                                        | 13.01   |   9.94 |
|------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|--------|
|   82 | Strengthening from Ch. 16.000 to 19.860 and Ch 38.060 to Ch 40.000 of NH-219 on EPC mode in the State of Bihar                                                                                                                                                            | 5.8     |  19.6  |
|   83 | Widening to two lane with paved shoulders including strengthening of existing pavement from km 14.5 to km 30.00 of NH 101 (New NH 331)on EPC mode in the state of Bihar for the year 2021-22                                                                              | 15.5    |  84.98 |
|   84 | Construction of two no of RCC Minor bridge & 3nos of new Box Culverts in Place of old bridge & culvert in place of old bridge                                                                                                                                             | Bridge  |  12.97 |
|   85 | Widening and strengthening work from Km 26.3 to 26.75 and km 30.45 to 30.65,km 32.45 and km 32.66 ,33.910 to km34.200 & km 34.200 to km 34.4 of NH- 104 on item rate in state (New NH 331) in the state of Bihar for the year 2021-22                                     | 0.9     |   5.76 |
|   86 | Widening to Two Lane with Paved shoulders including strengthening of existing pavement from km 0.00 to km 24.800 of NH-28B (New NH 727) on EPC mode in the state of Bihar for the year 2021-22 (Length-24.800 Km)                                                         | 24.8    |  97.6  |
|   87 | One time improvement from km 99.565 to km 103.865 of NH-120                                                                                                                                                                                                               | 4.3     |   3.14 |
|   88 | Balance work of construction of 3x 18m (eff. Span ) High level RCC Bridge across river Mani in Km 94of NH-80 in the state of Bihar                                                                                                                                        | Bridge  |  10.69 |
|   89 | Construction of 2 lane ROB and its approaches in km 158 (Old Km 153) on NH- 104 at Jainagar Bypass in the state of Bihar on EPC mode                                                                                                                                      | ROB     |  70.01 |
|   90 | Rehabilitation and Upgrading to 2- lanes/2 - lane with Paved Shoulders Configuration and Strengthening of Fatuah-Harnaut-Barh Section (km0 to km69.6) of NH-30A in the State of Bihar under Phase-I of National Highways Inter-connectivity Improvement Projects (NHIIP). | 71.8    | 683.83 |
|   91 | Rehabilitation and Upgrading to 2 lanes/2- lane with paved shoulders configuration and strengthening of of Birpur - Bihpur Section (from km 0.0 to Km 106) of NH -                                                                                                        | 106     | 780.77 |

|    | 106 under phase - I of National Highways Interconnectivity Improvement Projects (NHIIP)'                                                                                                                                                                                                                                                                     |        |         |
|----|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------|---------|
| 92 | Rehabilitation and Upgrading to 2 lanes/2 lane with Paved Shoulders Configuration and Strengthening of Sitamarhi-Jaynagar- Narahia Section (km 40.00 to km 219.945) of NH-104 (Package No. NHIIP-BR-104-11) for Lot-I-km 40.00 to km 65.400 and km 76.300 to km 79.400' under Phase -I of National Highways Inter-connectivity Improvement Projects.         | 28.5   |  178.85 |
| 93 | Rehabilitation and Upgrading to 2 lanes/2 lane with Paved Shoulders Configuration and Strengthening of Sitamarhi-Jaynagar- Narahia Section (km 40.00 to km 219.945) of NH-104 in the State of Bihar (Package No. NHIIP-BR-104-11) for Lot-II-km 79.400 to km 156.500 under Phase-I of National Highways Inter-connectivity Improvement Projects              | 77.1   |  369.77 |
| 94 | Rehabilitation and Upgrading to 2 lanes/2 lane with Paved Shoulders Configuration and Strengthening of Sitamarhi-Jaynagar- Narahia Section (km 40.00 to km 219.945) of NH-104 in the State of Bihar (Package No. NHIIP-BR-104-11) for Lot-III-km 156.500 to km 219.945' under Phase -I of National Highways Inter-connectivity Improvement Projects (NHIIP). | 63.45  |  553.3  |
| 95 | Four Laning of Gaya Hisua-Rajgir-Nalanda- Biharsharif Section Km 0.00 to 92.935 on NH-82 in state of Bihar                                                                                                                                                                                                                                                   | 92.935 | 2138.16 |

Annexure-2

ANNEXURE  REFERRED  IN  REPLY  TO  PART  (b)  OF  LOK  SABHA UNSTARRED QUESTION NO. 3084 FOR 16-12-2021 ASKED BY SHRI MAHABALI SINGH REGARDING ROAD PROJECTS IN BIHAR.

## List of Ongoing Project running as per their schedule in State of Bihar

|   Sr No | Name of Project                                                                                                                                              | Schedule Completion Date   |   Physical Progress (%) |
|---------|--------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------------------|-------------------------|
|       1 | Umagaon-Saharsa (Package-IV) Koshi Bridge & approach Road - (Bheja-Bakaur)                                                                                   | 11-08-2023                 |                   19.38 |
|       2 | 4L of Bal. works of Patna - Gaya -Dobhi (Pkg-I) from km. 0.00 to km. 39.00 of Old NH-83                                                                      | 13-12-2022                 |                   10.72 |
|       3 | 4L of Bal. works of Patna - Gaya -Dobhi (Pkg-II) from km. 39.00 to km. 83.00 of Old NH-83                                                                    | 08-11-2022                 |                   19.56 |
|       4 | 4L of Bal. works of Patna - Gaya -Dobhi (Pkg-III) from km. 83.00 to km. 127.217 of Old NH-83                                                                 | 22-11-2022                 |                   21.02 |
|       5 | Ara - Mohania (Pkg-I)                                                                                                                                        | 25-07-2023                 |                   30.3  |
|       6 | Ara - Mohania (Pkg-II)                                                                                                                                       | 17-07-2023                 |                   14.89 |
|       7 | 6L of Kanhauli - Ramnagar (Patna Ring Road PKG-I) from Km 0.000 to Km 39.160 of SH-78/ new NH-131G                                                           | 07-03-2023                 |                   13.62 |
|       8 | 4L from km. 34.600 to km. 79.970 & 2LPS from km. 79.970 to km. 82.000 of Narenpur - Purnea Section of NH-131A                                                | 17-03-2023                 |                   21.5  |
|       9 | Bakhtiyarpur-Rajauli Pkg-II from km. 54.405 to km.101.630                                                                                                    | 24-04-2023                 |                   22    |
|      10 | Construction of 2-lane combined ROB in km 1.10 & km 1.11 of NH-101.Job no. 2014-15-005 S&R (B)                                                               | 27-02-2022                 |                   47    |
|      11 | Construction of ROB in km 194 (LC no. 53B/T-2) of NH 327E(Job No. NH-327E-BR- 2018-19/8)                                                                     | 15.05.2022                 |                   18    |
|      12 | Construction of ROB in km 49 of NH 131A at Gaushala (Job No NH 131A-Bihar (16)/17-S&R(B)-027                                                                 | 04-01-2023                 |                    2    |
|      13 | Construction of 2-lane ROB of km 91 of NH-28B.                                                                                                               | 28-10-2023                 |                    0    |
|      14 | Construction of a new 4 lane (Parrelel to existing MG Setu) with its approaches from km 0.00 to km 14.500 across river Ganga on NH-19 at Patna on EPC basis. | 22-09-2024                 |                    8    |

|   15 | Construction of a new 4 lane Major Bridge across River Kosi at Phulaut including Rehabilitation and upgradation of existing Birpur-Bihpur Section of NH-106 from km 106 to 136 to 2- Lane Paved shoulder on EPC mode   | 06-06-2024   |   0 |
|------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------------|-----|
|   16 | Strengthening and widening to 2 lane with paved shoulder from km 181.465 to 201.665 of NH-120 Nasriganj -Vikramganj                                                                                                    | 04-10-2022   |   0 |
|   17 | Strengthening work in km 68 to 89 of NH110 under EPC Mode in the State of Bihar                                                                                                                                        | 16-03-2022   |  10 |
|   18 | Strengthening from km 38.85 to 97.05 of NH-227A                                                                                                                                                                        | 31-07-2022   |  34 |
|   19 | Strengthening from Km 36 to 68 of NH-110 in the state of Bihar                                                                                                                                                         | 24-05-2022   |  15 |
|   20 | Balance work of construction of 3x 18m (eff. Span) High level RCC Bridge across river Mani in Km 94 of NH-80 in the state of Bihar                                                                                     | 03.04.2022   |  50 |
|   21 | Construction of RCC Minor bridge in km 02, km 14, km 40 and km 43 of NH-333 (Job-333-BR-2017-18/915)                                                                                                                   | 08-02-2022   |  61 |

Annexure-3 ANNEXURE  REFERRED  IN  REPLY  TO  PART  (c)  OF  LOK  SABHA UNSTARRED QUESTION NO. 3084 FOR 16-12-2021 ASKED BY SHRI MAHABALI SINGH REGARDING ROAD PROJECTS IN BIHAR.

List  of  Ongoing  Project  running  behind  their  schedule  in  State  of Bihar

|   Sr No | Name of Project                                                                                       | Schedule Completion Date   | Likely Completion Date   |
|---------|-------------------------------------------------------------------------------------------------------|----------------------------|--------------------------|
|       1 | 4L of Hajipur-Muzaffarpur Section of the NH-77                                                        | 06-02-2013                 | 31-03-2022               |
|       2 | Chhapra - Hajipur from km. 143.200 to km. 209.200                                                     | 24-07-2013                 | 30-06-2022               |
|       3 | Six Laning of Varanasi to Aurangabad from km. 786.00 to km. 978.40 of Old NH-2                        | 18-04-2017                 | 31-12-2023               |
|       4 | Chhapra - Gopalganj section                                                                           | 06-12-2017                 | 31-12-2021               |
|       5 | 2L PS of Forbesganj (Km.0.000) to ICP at Jogbani (Km.9.26) on NH-57A in Bihar                         | 17-04-2018                 | 31-03-2022               |
|       6 | Simaria (Km. 206.050) to Khagaria (Km. 266.282)                                                       | 03-04-2019                 | 31-03-2022               |
|       7 | Bakhtiyarpur (Km 153.300) to Mokama (Km 197.900)                                                      | 10-12-2019                 | 31-12-2022               |
|       8 | Koilwar Bhojpur from km. 137.375 of NH- 30 to km. 27.37 of NH-84                                      | 01-01-2020                 | 16-11-2022               |
|       9 | Bhojpur Buxar section of NH-84 from km.27.37 to km. 75.00                                             | 16-10-2020                 | 17-04-2022               |
|      10 | 2nd Flyover (LCW) Parallel to Existing Flyover in Kishanganj Town                                     | 28-06-2020                 | 31-03-2022               |
|      11 | Aunta - Simaria including Ganga Bridge                                                                | 07-02-2022                 | 15-08-2023               |
|      12 | Construction of Approach Road to Rail-cum- Road Bridge across river Ganga at Munger Ghat ( NH- 333 B) | 28-05-2021                 | 31-01-2022               |
|      13 | Maheshkunt -Saharsa-Purnea Pkg II                                                                     | 11-12-2020                 | 14-10-2022               |
|      14 | Balance Work of Piprakothi- Motihari-Raxaul on NH-28A                                                 | 03-10-2020                 | 31-03-2022               |

|   15 | 2L PS of Majhauli to Charout section from km. 0.00 to km. 63.655                                                                                                                                   | 05-11-2021   | 31-12-2021   |
|------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------------|--------------|
|   16 | Maheshkunt-Saharsa-Purnea (Pkg I) km 0.00 to km. 90.00 of NH-107                                                                                                                                   | 19-12-2021   | 16-06-2022   |
|   17 | Construction of 4-lane ROB (L.C No SK/257C) of km 11 of NH- 327E (Job no. NH- 327E/Bihar(4)/15-16/016- S&R(B))                                                                                     | 29.10.2019   | 31.03.2022   |
|   18 | Construction of 2-lane ROB in lieu of level crossing No-KK-4A of km 31 (Mania)of NH-81 Job no. 2014-15-007 S&R (B) (3*37m)                                                                         | 06.08.2019   | 31.03.2022   |
|   19 | Construction of 2-lane combined ROB in lieu of level crossing No- KK-12 of km 48 (Pranpur) of NH- 81.                                                                                              | 08.08.2019   | 31.03.2022   |
|   20 | Construction of 2-lane ROB of km 46 (LC No KT2-2/B)of NH- 131A (Katihar) [Job no.NH- 131A/Bihar(1)/15-16/015- S&R(B)]                                                                              | 07.10.2020   | 31.03.2022   |
|   21 | Construction of 2-lane ROB of km 100 of NH-327E (Job no. NH- 327E/Bihar(2)/15-16/014- S&R(B))                                                                                                      | 13.08.2021   | 31.07.2022   |
|   22 | Construction of 2-lane ROB of km 132 of NH-19 (Job no. NH-19- Bihar(16)-2015-16-013-S&R(B)) (LC-65-B/2E)                                                                                           | 25.08.2021   | 31.03.2022   |
|   23 | Construction of 2-lane ROB of km 135 of NH-19 (L.C No 62-A/3- E) (Job no. NH-19-Bihar (17)- 2015-16-012-S&R(B))                                                                                    | 25.08.2021   | 31.03.2022   |
|   24 | Construction of 4-lane ROB of km 12 of NH-103 (Job no. NH- 103/Bihar (5)/15-16/019- S&R(B))                                                                                                        | 25.08.2021   | 31.03.2022   |
|   25 | Rehabilitation of 4-lane 5.575 km long, 4-lane MG Setu over Ganga River on NH-19 from km 212.72 to km 218.95 by dismantling the damaged pre stressed cantilever arms Superstructure and subsequent | 18.05.2020   | 16.05.2022   |

|    | redecking by steel truss in Patna on EPC mode.                                                                                                                                                                             |            |                       |
|----|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------|-----------------------|
| 26 | Reconstruction of damaged Bridge over river Falgu at km 38 near Bandhuganj on NH-110.                                                                                                                                      | 25.08.2019 | 31.03.2022            |
| 27 | Construction of High level New RCC Bridge at km 81.00 of NH- 327E on EPC Mode (Job no. NH- 327E-BR-2018-19/4)                                                                                                              | 17.05.2021 | 31.12.2021            |
| 28 | Construction of Major bridge over Bhangia River at km 86.936 of NH-327E & its approaches on EPC mode (Job No. NH-327E-BR- 2018-19/5)                                                                                       | 21.05.2021 | 31.12.2021            |
| 29 | Construction of RCC Bridge at km 61/247, 61/650 & km 64 of NH-110 on EPC mode in the State of Bihar(Job No. NH-110-BR- 2018-19/6).                                                                                         | 05.12.2021 | 31.03.2022            |
| 30 | W & S work in km 0.00 to 14.50 of NH-101 (Job No. NH-101-BR- 2017-18/910)                                                                                                                                                  | 28.11.2019 | 15.12.2021            |
| 31 | W & S work in km 30.00 to 45.00 of NH-101. Job no. 101-BR-2017- 18/911                                                                                                                                                     | 06.08.2020 | 31.01.2022            |
| 32 | Widening and strengthening of existing road into 2 lane with paved shoulder from Pokhrauni Chowk to Junction with NH-57 near Jhanjharpur (km 0.00 o 28.00) of NH-527A in the State of Bihar.(Job no. 527A-BR-2015-16- 893) | 02.11.2018 | (Retender) 30.06.2022 |
| 33 | Widening/ strengthening from km 115.00 (Tola Kurwa) to 141.050 (Bishunpur) of NH-333 (Job NO.333-BR-2017-18/917)                                                                                                           | 17.02.2020 | 31.12.2021            |
| 34 | Strengthening & Widening from km 142.050 to 167.465 (Goh- Daudnagar) of NH-120. Job no. 120-BR-2017-18/913                                                                                                                 | 12.03.2021 | 31.12.2021            |
| 35 | Strengthening & Widening from km 0.00 to 10.80 of NH-219(Job No. NH-219-BR-2018-19/7) (61)                                                                                                                                 | 28.11.2020 | 31.01.2022            |
| 36 | Widening to 2 lane with paved shoulder and strengthening from km 19.860 to 38.060 ( Length- 18.200) of NH-219 on EPC Mode                                                                                                  | 20.10.2021 | 31.12.2021            |

|   37 | Widening to 2 lane with paved shoulder and strengthening from km 45.00 to 65.00 (design length- 18.990) of NH-101 (New NH-331) on EPC Mode.                                                                                                                                                                                                                                                              | 14.07.2021   | 30.06.2022   |
|------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------------|--------------|
|   38 | Rehabilitation and Upgrading to 2 lanes/2-lane with paved shoulders configuration Fathu - Harnaut-Barh Section(km 0 -km 69) of NH-30Ain the state of Bihar                                                                                                                                                                                                                                               | 05.08.2019   | 31.03.2022   |
|   39 | Rehabilitation and Upgrading to 2 lanes/2-lane with paved shoulders configuration and strengthening of of Birpur - Bihpur Section (from km 0.0 to Km 106) of NH - 106 i under phase - I of National Highways Interconnectivity Improvement Projects (NHIIP)'                                                                                                                                             | 02.10.2019   | 30.06.2022   |
|   40 | Engineering, Procurement, and Construction of Rehabilitation and Upgrading to 2 lanes/2 lane with Paved Shoulders Configuration and Strengthening of Sitamarhi-Jaynagar-Narahia Section (km 40.00 to km 219.945) of NH-104 (Package No. NHIIP-BR-104-11) for Lot-I-km 40.00 to km 65.400 and km 76.300 to km 79.400' under Phase-I of National Highways Inter-connectivity Improvement Projects (NHIIP). | 03.05.2018   | 31.03.2022   |
|   41 | Engineering, Procurement, and Construction of Rehabilitation and Upgrading to 2 lanes/2 lane with Paved Shoulders Configuration and Strengthening of Sitamarhi-Jaynagar-Narahia Section (km 40.00 to km 219.945) of NH-104 in the State of Bihar (Package No. NHIIP-BR- 104-11) for Lot-II-km 79.400 to km 156.500 under Phase-I of National Highways Inter- connectivity Improvement Projects (NHIIP).  | 29.12.2018   | 31.03.2022   |

|   42 | Engineering, Procurement, and Construction of Rehabilitation and Upgrading to 2 lanes/2 lane with Paved Shoulders Configuration and Strengthening of Sitamarhi-Jaynagar-Narahia Section (km 40.00 to km 219.945) of NH-104 in the State of Bihar (Package No. NHIIP-BR- 104-11) for Lot-III-km 156.500 to km 219.945' under Phase -I of National Highways Inter- connectivity Improvement Projects (NHIIP).   | 11.11.2018   | 31.03.2022              |
|------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------------|-------------------------|
|   43 | Four Laning of Gaya Hisua- Rajgir- Nalanda- Biharsharif Section Km 0.00 to 92.935 on NH-82 in state of Bihar                                                                                                                                                                                                                                                                                                  | 06.11.2019   | 31.03.2022              |
|   44 | Strengthening and widening to 2 lane with paved shoulder from km 103.865 to 142.050 (Gaya- Goh) of NH-120. (62)                                                                                                                                                                                                                                                                                               | 11-01-2021   | 31-03-2022              |
|   45 | 4-Laning of Patna-Bakhtiyarpur Section from Km.181.300 to Km 231.950                                                                                                                                                                                                                                                                                                                                          | _            | Substantially Completed |
|   46 | 2-Laning of Muzaffarpur- Sonbarsa Section km 0.00 to km 89.00                                                                                                                                                                                                                                                                                                                                                 | _            | Substantially Completed |
|   47 | Construction of ROB in km 24 (LC no. 77A) of NH 327A (Job No. NH- 327A-BR-2018-19/11)                                                                                                                                                                                                                                                                                                                         | 15-11-2021   | 15-12-2022              |
|   48 | Widening & strengthening from km 100.40 to km 107.80 (from Lakhanpur More to Faijullahpur) of NH-227A under EPC mode in the state of Bihar.                                                                                                                                                                                                                                                                   | 19-10-2021   | 31.12.2021              |
|   49 | Strengthening work from Km 0.00 (Paswan chowk) to 58.450 (Mushrigharari) of NH-103 (New no-322) on EPC Mode (Job No. NH-322-BR-2019-20/20).                                                                                                                                                                                                                                                                   | 10-11-2021   | 31-12-2021              |

Annexure-4

ANNEXURE  REFERRED  IN  REPLY  TO  PART  (d)  OF  LOK  SABHA UNSTARRED QUESTION NO. 3084 FOR 16-12-2021 ASKED BY SHRI MAHABALI SINGH REGARDING ROAD PROJECTS IN BIHAR.

## List of Project which have been approved for Bihar but the works thereon have not started

|   Sr No | Name of Project                                                                                                              | Project Cost (Cr)   | Reason for not Starting                                                                                                     |
|---------|------------------------------------------------------------------------------------------------------------------------------|---------------------|-----------------------------------------------------------------------------------------------------------------------------|
|       1 | Bakhtiyarpur-Rajauli Pkg-III from km. 101.630 to km.152.520                                                                  | 2310.00             | Land was not available. Now land has been made available more than 80%, Appointed Date likely to be declared by 15.12.2021. |
|       2 | 4L of Munger - Mirzachauki section from Munger to Kharia village junction from Km 69+520 to Km 95+580 (Pkg-1)                | 981.00              | Land not available.                                                                                                         |
|       3 | 4L of Munger - Mirzachauki section from Km 95+580 to Km 125+000 (Pkg-2)                                                      | 902.00              | Land not available.                                                                                                         |
|       4 | 4L of Munger - Mirzachauki section from start of existing Bhagalpur bypass to Rasulpur from Km 125+000 to Km 157+350 (Pkg-3) | 1017.00             | Land not available.                                                                                                         |
|       5 | 4L of Munger - Mirzachauki section from Km 157+350 to Km 193+931 (Pkg-4)                                                     | 892.00              | Land not available.                                                                                                         |
|       6 | 4L of Galgalia - Bahadurganj section from Km 0.000 to Km 49.000 (Package-I) of NH327E                                        | 1051.00             | Forest clearance was pending. Now the clearance has been obtained, Appointed Date likely to be declared by 15.12.2021.      |
|       7 | 4L of Bahadurganj Araria section from Km 49.000 to Km 94.000 (Package-II) of NH-327E                                         | 1081.70             | Forest clearance was pending. Now the clearance has been obtained, Appointed Date likely to be declared by 15.12.2021.      |
|       8 | Construction of New 4-Lane Bridge (Parallel to existing                                                                      |                     | IWAI & Wild life clearance                                                                                                  |

|    | Vikramashila Setu)from km 8+920 to Km 13+375(including approach road 35m Naugachhia side &53 m Bhagalpur side)across River Ganga on newly declared NH-131B at Bhagalpur in the State of Bihar(Job No.NH-131B-BR-2020- 21/21)   |        |                        |
|----|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------|------------------------|
|  9 | Construction of New High Level RCC major Bridge (13X31m)in place of old submersible damaged bridge in Km178 on NH- 333A across River Chanan in the state of Bihar on EPC mode(Job no.NH-333A-BR-2020-21/22)                    |  58.78 | Awarded, not appointed |
| 10 | Widening & Strenthening from km 70.15 to km 121.025 of NH- 80                                                                                                                                                                  | 477.54 | Tender Stage           |
| 11 | Widening & Strenthening from km132.895 to km 190.15 NH-80                                                                                                                                                                      | 566.15 | Tender Stage           |
| 12 | Construction of road side covered drain in km 213 (P) to 215 (P) in Bihra Bazar of NH-327E for the year 2020-21 on EPC Mode                                                                                                    |   6.04 | Tender Stage           |
| 13 | Saharsa ROB km 73 (LC No.-31 SPL)                                                                                                                                                                                              |  78.66 | Tender Stage           |
| 14 | Construction of 2-lane ROB of km 94 of NH-28B (job no. NH- 28B/Bihar(8)/15-16-018-S&R(B))                                                                                                                                      |  68.49 | Tender Stage           |
| 15 | Construction of RCC Bridge at km 112 of NH-333 on EPC mode                                                                                                                                                                     |  24.47 | Tender Stage           |
| 16 | Improvrment of 2 lane with paved shoulde of stretch from Bikramganj Dawath Melayabagh Nawanagr -Dumrow of NH- 120(Ch-201.665 to Km 240.200)excluding Dawath bypass under EPC mode in the state of Bihar                        | 178.63 | Awarded, not appointed |
| 17 | Construction of New high level RCC bridge at existing location of old Bridge cross Chir River in km 199 on NH-333A & n its approaches having an aggregate length of 700(350 m on both                                          |  49.05 | Tender Stage           |

|    | side)in District Banka in the state of Bihar on EPC mode                                                                                                                                                                              |       |              |
|----|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------|--------------|
| 18 | One time improvement of left out portion of NH-80 from km 119+885 (Dogachhi) to km 132+895 (Zero mile Bhagalpur) on EPC mode in the State of Bihar                                                                                    |  9.94 | Tender Stage |
| 19 | Strengthening from Ch. 16.000 to 19.860 and Ch 38.060 to Ch 40.000 of NH-219 on EPC mode in the State of Bihar                                                                                                                        | 19.6  | Tender Stage |
| 20 | Widening to two lane with paved shoulders including strengthening of existing pavement from km 14.5 to km 30.00 of NH 101 (New NH 331)on EPC mode in the state of Bihar for the year 2021-22                                          | 84.98 | Tender Stage |
| 21 | Construction of two no of RCC Minor bridge & 3nos of new Box Culverts in Place of old bridge & culvert in place of old bridge                                                                                                         | 12.97 | Tender Stage |
| 22 | Widening and strengthening work from Km 26.3 to 26.75 and km 30.45 to 30.65,km 32.45 and km 32.66 ,33.910 to km34.200 & km 34.200 to km 34.4 of NH- 104 on item rate in state (New NH 331) in the state of Bihar for the year 2021-22 |  5.76 | Tender Stage |
| 23 | Widening to Two Lane with Paved shoulders including strengthening of existing pavement from km 0.00 to km 24.800 of NH-28B (New NH 727) on EPC mode in the state of Bihar for the year 2021-22 (Length-24.800 Km)                     | 97.6  | Tender Stage |
| 24 | One time improvement from km 99.565 to km 103.865 of NH-120                                                                                                                                                                           |  3.14 | Tender Stage |
| 25 | Construction of 2 lane ROB and its approaches in km 158 (OldKm 153) on NH-104 at Jainagar Bypass in the state of Bihar on EPC mode                                                                                                    | 70.01 | Tender Stage |

*****