Lok Sabha Question No. 228 (STARRED), answered on 2021-12-14
Subject: Schemes under PMGSY-III
Ministry: RURAL DEVELOPMENT
Asked by: Dileshwar Kamait, Riti Pathak

## GOVERNMENT OF INDIA MINISTRY OF RURAL DEVELOPMENT DEPARTMENT OF RURAL DEVELOPMENT

## LOK SABHA

## STARRED QUESTION NO. 228 ANSWERED ON 14/12/2021

## SCHEMES UNDER PMGSY-III

## *228.   SHRI DILESHWAR KAMAIT: SHRIMATI RITI PATHAK:

Will the Minister of RURAL DEVELOPMENT be pleased to state:

- (a) the number of schemes sanctioned in the States of Bihar, Madhya Pradesh, Jammu & Kashmir, Maharashtra and Jharkhand under phase III of Pradhan Mantri Gram Sadak Yojana (PMGSY);
- (b) the block-wise details of the roads sanctioned in Supaul district of Bihar, Sidhi and Singrauli districts of Madhya Pradesh, Jammu district of Jammu & Kashmir, Palghar district of Maharashtra and West Singhbhum district of Jharkhand under Phase-III of the said Yojana along with the work progress report thereof;
- (c) whether various such schemes are pending for years due to lack of funds; and
- (d) if so, the time by which the said schemes are targeted to be completed?

## ANSWER

MINISTER OF RURAL DEVELOPMENT (SHRI GIRIRAJ SINGH)

- (a) to (d) A Statement is laid on the Table of the House.

## Statement referred to in reply to Parts (a) to (d) of Lok Sabha Starred Question No. 228 due for   answer on  14.12.2021

- (a)       Under  Pradhan  Mantri  Gram  Sadak  Yojana-III  (PMGSY-III),  no  works  have  been sanctioned  to  UT  of  Jammu  and  Kashmir  till  date.  The  details  of  works  sanctioned  to  the States  of  Bihar,  Madhya  Pradesh,  Maharashtra  and  Jharkhand  under  PMGSY-III  as  on  8 th December, 2021 is given at Annexure-I .
- (b)         The  State  of  Bihar  has  been  allocated  a  target  road  of  length  of  6,162.5  km  under PMGSY-III, out of which, 1,390 km road length has been sanctioned till date. Those roads do not include any roads in Supaul district. The State of Jharkhand has been allocated a target road of length of 4,125 km under PMGSY-III, out of which, 979 km road length has been sanctioned till date. Those roads do not include any roads in West Singhbhum district. The State of Maharashtra has been allocated a target road of length of 6,550 km under PMGSYIII,  out  of  which,  2,926  km  road  length  has  been  sanctioned  till  date.  Those  roads  do  not include any roads in Palghar district. The State of Madhya Pradesh has been allocated a target road of length of 12,362.5 km under PMGSY-III, out of which, 986 roads of 11,391 km road length  have  been  sanctioned  till  date.  These  sanctioned  roads  include  17  roads  of  Siddhi district  and  8  roads  of  Singrauli  district  whose  block  wise  details  and  progress  is  given  at Annexure-II .
- (c)  &  (d)           Funds  are  released  to  the  States  for  implementation  of  PMGSY  keeping  in mind  the  works  in  hand,  execution  capacity  of  the  State  and  unspent  balance  of  previous year(s) available with the State. Adequate funds are available with the States for execution of the schemes. There are no works pending under PMGSY due to lack of funds.

As per the programme guidelines, the timeline for completion of road work is 12 working months from the date of issue of the work order. However, where a package comprises more than one roadwork, the total time given for completion of the package is 18 calendar months. Similarly, a time period of 21-24 months has been allowed for completion of bridge works exceeding  25-meter  in  length,  depending  on  site  conditions.  PMGSY-III  is  targeted  for completion till March, 2025.

***

## Annexure referred to in reply to part (a) of Lok Sabha Starred Question No. 228 for reply on 14.12.2021

## Details of road works sanctioned, completed and balance in the States of Bihar, Madhya Pradesh, Maharashtra and Jharkhand under PMGSY-III as on 8 th December, 2021

| Name of State/UT   | Target Road Length (in km)   | Sanctioned   | Sanctioned          | Sanctioned   | Sanctioned                             | Completed    | Completed           | Completed   | Balance      | Balance             | Balance    | Expendi- ture (Rs. in crore)   |
|--------------------|------------------------------|--------------|---------------------|--------------|----------------------------------------|--------------|---------------------|-------------|--------------|---------------------|------------|--------------------------------|
| Name of State/UT   | Target Road Length (in km)   | No. of roads | Road Length (in km) | No of LSBs   | Value of Projects (VoP) (Rs. in crore) | No. of roads | Road Length (in km) | No of LSBs  | No. of roads | Road Length (in km) | No of LSBs | Expendi- ture (Rs. in crore)   |
| Bihar              | 6162.5                       | 169          | 1390                | 39           | 1197                                   | 0            | 0                   | 0           | 169          | 1390                | 39         | 0                              |
| Madhya Pradesh     | 12362.5                      | 986          | 11391               | 340          | 7972                                   | 166          | 4613                | 49          | 820          | 6760                | 291        | 2433                           |
| Maharashtra        | 6550                         | 430          | 2926                | 0            | 2177                                   | 0            | 0                   | 0           | 430          | 2926                | 0          | 3                              |
| Jharkhand          | 4125                         | 108          | 979                 | 0            | 630                                    | 0            | 0                   | 0           | 0            | 0                   | 0          | 0                              |
| Total              | 29200                        | 1693         | 16686               | 379          | 11976                                  | 166          | 4613                | 49          | 1419         | 11076               | 330        | 2436                           |

## Annexure referred to in reply to part (b) of Lok Sabha Starred Question No. 228 for  reply on 14.12.2021

## Block-wise details of road works sanctioned in Sidhi and Singrauli district in the State of Madhya Pradesh under PMGSY-III as on 8 th December, 2021

| Sr.No .   | District Name   | Block Name    | Sanctioned Year   | Work Type   | Road Name / Bridge Name                    | Sanction Cost (Rs. in lakh)   |   Road Length (in km) |   Road Length Completed Till Date | Expenditur e Till Date (Rs in lakh)   |
|-----------|-----------------|---------------|-------------------|-------------|--------------------------------------------|-------------------------------|-----------------------|-----------------------------------|---------------------------------------|
| 1         | Singrauli       | Baidhan       | 2020 - 2021       | ROA D       | T03-SH-6 to Gorbi via Chingitola           | 796.55                        |                 13.28 |                             5.5   | 327.84                                |
| 2         | Singrauli       | Baidhan       | 2021 - 2022       | ROA D       | T05-Karauti to Barahpan                    | 1,059.30                      |                 14.05 |                             0     | 0.00                                  |
| 3         | Singrauli       | Baidhan       | 2021 - 2022       | ROA D       | T01- Langhadol to Jeer via Dhangarh Bindul | 1,461.39                      |                 23.8  |                             1     | 69.11                                 |
| 4         | Singrauli       | Chitrangi     | 2021 - 2022       | ROA D       | MRL10- Dhudhmaniy a road to Naugai         | 405.34                        |                  7.43 |                             0     | 141.13                                |
| 5         | Singrauli       | Chitrangi     | 2021 - 2022       | ROA D       | MRL06- khirwa to Chatri                    | 408.93                        |                  6.85 |                             0     | 0.00                                  |
| 6         | Singrauli       | Chitrangi     | 2021 - 2022       | ROA D       | MRL08- Doraj to Lamsari                    | 435.64                        |                  7.84 |                             0     | 0.00                                  |
| 7         | Singrauli       | Deosar        | 2019 - 2020       | ROA D       | MRL09- Atarwa To Khandhauli                | 776.40                        |                 12.05 |                            11.5   | 425.31                                |
| 8         | Singrauli       | Deosar        | 2021 - 2022       | ROA D       | T02- Badokhar to Deosar                    | 2,465.47                      |                 29.52 |                             8.1   | 659.86                                |
|           |                 | Total         |                   |             |                                            | 7,809.02                      |                114.82 |                            26.1   | 1,623.25                              |
| 1         | Sidhi           | Kusmi         | 2020 - 2021       | ROA D       | T03-Tansar to Pondi                        | 1,148.12                      |                 21.35 |                            12.945 | 458.34                                |
| 2         | Sidhi           | Kusmi         | 2021 - 2022       | ROA D       | MRL08- Bhadaura to Khokhara                | 522.10                        |                 11.4  |                             0     | 0.00                                  |
| 3         | Sidhi           | Majholi       | 2020 - 2021       | ROA D       | T01-Majhauli to Umariya- Deomath           | 611.44                        |                 11.45 |                             6.3   | 217.36                                |
| 4         | Sidhi           | Majholi       | 2020 - 2021       | ROA D       | MRL04- Tilwari Gajari to Sendhwa           | 551.85                        |                 10.3  |                            10.3   | 367.24                                |
| 5         | Sidhi           | Majholi       | 2021 - 2022       | ROA D       | MRL03- Chamaradol ot Badkadol              | 322.93                        |                  8.7  |                             6     | 112.80                                |
| 6         | Sidhi           | Rampur Naikin | 2019 - 2020       | ROA D       | T03- Semariya- Chandreh                    | 884.20                        |                 15    |                            15     | 664.27                                |

|    |       |                      |             |       | Road                                                              |          |        |         |          |
|----|-------|----------------------|-------------|-------|-------------------------------------------------------------------|----------|--------|---------|----------|
| 7  | Sidhi | Rampur Naikin        | 2019 - 2020 | LSB   | High Level Solid Slab Bridge Across Belandar Nalla Chainage 19250 | 78.31    |   0    |   0     | 74.21    |
| 8  | Sidhi | Rampur Naikin        | 2020 - 2021 | ROA D | MRL02- Bharatpur to Patna Via Khairahana                          | 457.30   |   8    |   7.215 | 254.56   |
| 9  | Sidhi | Rampur Naikin        | 2020 - 2021 | ROA D | T04-SH-9 to Shikarganj via Amilai                                 | 565.19   |   9.75 |   9.75  | 446.44   |
| 10 | Sidhi | Sidhi (Gopad Banas ) | 2019 - 2020 | ROA D | T01- Badhaura- Semariya- Chandreh Road                            | 443.01   |   7    |   7     | 292.88   |
| 11 | Sidhi | Sidhi (Gopad Banas ) | 2021 - 2022 | ROA D | MRL17- Shivpurwa to Madwa                                         | 272.02   |   5.85 |   0     | 0.00     |
| 12 | Sidhi | Sidhi (Gopad Banas ) | 2021 - 2022 | ROA D | MRL26- Panwar Baghelan to Amarwah                                 | 284.19   |   6.3  |   0     | 0.00     |
| 13 | Sidhi | Sihawal              | 2020 - 2021 | ROA D | MRL15- Bahari- Hanumana Road to Jethula via Phulwari              | 319.22   |   5.6  |   5.53  | 202.04   |
| 14 | Sidhi | Sihawal              | 2020 - 2021 | ROA D | T02- Kuchwahi to Mayapur                                          | 475.22   |   6.1  |   6.01  | 384.73   |
| 15 | Sidhi | Sihawal              | 2020 - 2021 | ROA D | MRL03- Murtiha to Nakjhar Khurd                                   | 393.27   |   6.3  |   5.745 | 224.80   |
| 16 | Sidhi | Sihawal              | 2020 - 2021 | ROA D | MRL16- Mayapur- Khuteli-Laur Road to Khuteli                      | 371.68   |   6    |   5.35  | 206.80   |
| 17 | Sidhi | Sihawal              | 2020 - 2021 | ROA D | MRL12- Bahari- Hanumana Road to Murtiha via Kukraon               | 479.99   |   7.3  |   7.23  | 359.01   |
|    |       | Total                |             |       |                                                                   | 8,180.04 | 146.4  | 104.38  | 4,265.48 |