Lok Sabha Question No. 1781 (UNSTARRED), answered on 2021-07-29
Subject: Road Projects in Karnataka
Ministry: ROAD TRANSPORT AND HIGHWAYS
Asked by: Gowdar Mallikarjunappa Siddeshwara

## be pleased to state:

- (a)  the  details  and  present  status  of  on-going  road  projects  being undertaken in the State of Karnataka;
- (c) the status of other sanctioned road projects which are lying pending in the State; and

(d) the time by which these projects are likely to be executed?

## ANSWER

## THE MINISTER OF ROAD TRANSPORT & HIGHWAYS (SHRI NITIN JAIRAM GADKARI)

- (a)  Ministry  of  Road  Transport  &  Highways  is  primarily  responsible  for development & maintenance of National Highways. Work-wise details of present status of ongoing National Highway development projects in the State of Karnataka are at Annexure -I. Summary details are as below:
- (b)  Work-wise  details  of  status  of  other  sanctioned  NH  development projects (other than ongoing) being undertaken in the State of Karnataka are at Annexure-II. Summary details are as below:
- (c)  The  construction  periods  of  the  works  are  generally  2  to  2.5  years from the date of commencement. Work-wise details of likely completion of execution are at Annexure-II stated above.

|   Number NH projects |   of ongoing development Total length in km |   Length completed in km | Likely date of completion of ongoing NH development projects   |
|----------------------|---------------------------------------------|--------------------------|----------------------------------------------------------------|
|                   84 |                                        2719 |                     1936 | 04.06.2024                                                     |

| Number of sanctioned NH development projects which are yet to be commenced Length   | in km Sanctioned cost in Rs Crore Likely date of commencement of the works   |
|-------------------------------------------------------------------------------------|------------------------------------------------------------------------------|
| 21 611                                                                              | 10958 31.01.2022                                                             |

## GOVERNMENT OF INDIA

## MINISTRY OF ROAD TRANSPORT AND HIGHWAYS

## LOK SABHA

UNSTARRED QUESTION NO. 1781 ANSWERED ON 29 TH  JULY, 2021

## ROAD PROJECTS IN KARNATAKA

1781. SHRI G.M. SIDDESHWAR:

## Will the Minister of ROAD TRANSPORT AND HIGHWAYS

सड़क परिवहन औि िाजमार्ग मंत्री

ANNEXURE-I

ANNEXURE  REFERRED  TO  IN  REPLY TO PART (a) OF  LOK  SABHA UNSTARRED QUESTION NO. 1781 DUE FOR ANSWER ON 29.07.2021 ASKED BY SHRI G.M. SIDDESHWAR REGARDING 'ROAD PROJECTS IN KARNATAKA'

Details of present status of ongoing development works on NHs in the State of Karnataka.

|   Sl No. | Name of work                                                                                                                                                             |   Length in km |   Length completed in km | Likely date of completion/Remarks                              |
|----------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------|--------------------------|----------------------------------------------------------------|
|        1 | Bijapur-Hubli section Km 153.00 to Km 193.350                                                                                                                            |          38    |                    38    | 31-08-2021                                                     |
|        2 | Bijapur-Hubli section Km 56.000 to Km106.000 of NH-218                                                                                                                   |          50    |                    49.3  | 31-10-2021                                                     |
|        3 | Bijapur-Hubli section Km.106.00 to153.00                                                                                                                                 |          47    |                    46.79 | 31-10-2021                                                     |
|        4 | Madhugiri-Chikkaballapura- Mulbagal Section Km 343.800 to Km 400.330 Lot -I of NH-234                                                                                    |          50.66 |                    48.18 | Work completed on 30-06-2021 and Foreclosure under submission. |
|        5 | Construction of bypass to Hubli city connecting NH 218 &NH63 (NH-218 &63 -KNT-2015-16-790)                                                                               |           4    |                     4    | 31-08-2021                                                     |
|        6 | Improvements to NH-206 Widening the road from single Lane to Two Lane & intermediate Lane to Two Lane from Km 299.600 to 348.00 of NH 206 (Job No 809)                   |          48    |                    48    | Work completed on 31-01-2021 and CC to be issued               |
|        7 | Widening to two lanes with paved shoulders from Km. 483.591 to Km. 494.450 of NH-234 Chintamani to Andhra Pradesh Border section in the State of Karnataka               |          10.86 |                     7.3  | 31-12-2021                                                     |
|        8 | Improvements and Reconstruction to Two lane with Paved Shoulders from Km. 243.200 to Km. 290.200 of NH-234 Huliyar to Sira Section in the State of Karnataka on EPC Mode |          47    |                    42.25 | 31-12-2021                                                     |
|        9 | Widening to 2/4L with Paved                                                                                                                                              |          39    |                    38.99 | 05-08-2021                                                     |

|    | Shoulders from Km. 79.650 to 118.470 End of Yadgir Bypass to Andhra Border Section of NH 150 in Karnataka. (EPC).                                                                                                        |       |       |                                                  |
|----|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------|-------|--------------------------------------------------|
| 10 | Widening to Four lane divided carriageway from Km 205.20 to Km 220.00 of NH-206 Tumkur- Honnavar Section & widening to two lane with paved shoulder from Km 522.25 to 525.25 of NH-13 SM section in Shimoga city limits. | 18    | 17.4  | 31-12-2021                                       |
| 11 | Providing crash barriers, Delineator, Road Studs etc from Km 299.00 to Km.370.500 (selected Reaches) of NH 206 Tumkur - Honnavar Section Job No NH-206-KNT-2014-15/738                                                   |  0    |  0    | 31-10-2021                                       |
| 12 | Widening to 2/4L with PS from Km.0 to 54.37 (Mah Border to Bidar) of NH 50 under EPC                                                                                                                                     | 54    | 46.68 | 24-08-2021                                       |
| 13 | Chittapur Cross-Start of Yadgir Bypasas                                                                                                                                                                                  | 37    | 33.92 | 28-02-2022                                       |
| 14 | Improvement and widening to Channapatna town limits from Km.297.5 to 301.57 of NH 275                                                                                                                                    |  4    |  4    | Work completed on 31-07-2020 and CC to be issued |
| 15 | Improvement to Ramanagara town limits from Km.308.50 to 314.50 of NH 275                                                                                                                                                 |  6    |  6    | Work completed on 31-12-2019 and CC to be issued |
| 16 | Improvments from Km.233 to 238 of Mulbagal city Limits on Old NH 4 (New NH 75)                                                                                                                                           |  5    |  5    | Work completed on 31-12-2019 and CC to be issued |
| 17 | Jubli circle on NH-4 to Narendra bypass                                                                                                                                                                                  |  5.62 |  5.62 | 31-08-2021                                       |
| 18 | Improvements to road from Bankapur chowk (km 405.200) chennamma circle (km 407.700 of NH4) to on old NH4( (SH 73 from km 249.00 to km 251.00) in Hubballi city limits ( Job no NH-4- KNT-2016-17-830)                    |  2.5  |  2.5  | Work completed on 31-05-2021 and CC to be issued |

|   19 | Ankola Gooty section of NH-63                                                                                                                                                                  |   4.00 |   4.00 | 31-07-2021   |
|------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------|--------|--------------|
|   20 | Improvement to road for NH4 from Km.70.16 to 74.06 passing in the city of Tumkur                                                                                                               |   4    |   4    | 30-11-2020   |
|   21 | Widening to 2-lane wih paved shoulder from Km. 544.20 to 594.00 (Hosamane cross to Pandavapura) Section of NH 150A.                                                                            |  49.1  |  48.5  | 31-07-2021   |
|   22 | Widening to 2L+PS from km 4.40 to 56.00 of Nh 218 Bijapur-Hubli Section in the state of karnataka                                                                                              |  51    |  49.91 | 31-12-2021   |
|   23 | Widening to two lane to four lane from km 128.850 to km 142.750 of NH-63 Ankola Gooty section passing through Hubballi city limits on EPC mode                                                 |  13.4  |   8    | 17-02-2022   |
|   24 | Construction of 4 lane Banapura ROBs & its approaches in lieu of existing 56/T-C2 at km 0.517 on NH-367 in the state of Karnataka & in EPC MODE.                                               |   0    |   0    | 19-07-2022   |
|   25 | Construction of 4 lane ROB and its approaches in lieu of existing level crossing 75 at Km.15 on NH 218 in Karnataka                                                                            |   1.51 |   0.13 | 28-02-2023   |
|   26 | Construction of Major Bridge at Km.180.865 across river Krishna on NH 167 Hagari Jadcherla section                                                                                             |   0.7  |   0    | 06-11-2021   |
|   27 | Construction of 2 lane ROB and its approaches in lieu of existing level crossing No.130 at Km.48.3 on NH 207 near Koraluru in Karnataka                                                        |   0    |   0    | 13-01-2023   |
|   28 | Strengthening of road from Km.171.850 to Km.190.500 & Km.193.560 to Km.199.250 of NH 275 Bantwala Bangalore section in the state of Karnataka (Job No.NH- 275-KNT-2017-18-860 dt. 25.08.2017 ) |  24    |   7.89 | 31-03-2021   |

| 29 Cconstruction of two lane with paved shoulder from Km.13.00 to Km.33.160 of NH 367 Bhanapur to Bagalkote section in Karnataka (Job No.NH-367-KNT-2017-18-869 dt. 08.08.2017)                                                                                    |   20.00 |   17.33 | 31-08-2021                          |
|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|---------|-------------------------------------|
| 30 Widening to two lane with paved shoulder from Km 194.900 to Km 243.200 of NH-234 banavara- Huliyar Section in Karnataka state under EPC mode (Job no: NH-234- KNT-2017-18-870)                                                                                  |   48    |   43.89 | 03-04-2022                          |
| 31 Widening to Two lane to two lane with paved shoulders from Km 24.60 to Km 70.063 of Mudigere â€' Kadur section of NH-173 through EPC mode (JOB No. NH- 173-KNT-2017-18-873 )                                                                                    |   45.46 |   39.85 | 17-07-2022                          |
| 32 Widening to Two Lane with Paved Shoulders from Km. 646.324( old Ch. km: 603.600 ) to Km 658.824 ( old Ch. km:616.100 )and from Km 666.124 to Km 669.124 Jewargi - Chamrajnagara section on NH 150A in the state of Karnataka (Job no: NH-150A-KNT-2017-18- 859) |   14.38 |   10.14 | 31-03-2022                          |
| 33 Widening to two lane with paved shoulders from KM.2.00 to 15.980 of Thirthahalli Megaravalli section of NH-169A in the state of Karnataka                                                                                                                       |   13.98 |   11.88 | 31-01-2022                          |
| 34 Widening to two lane with paved shoulder from Km.99.200 (Kottigehara) to Km.113.70(Mudigere Hand Post) of NH -73(NH-234) in the State of Karnataka.(Job No.NH-73-KNT- 2017-18-871)                                                                              |   15    |    7.68 | 30-03-2022                          |
| 35 Strengtheing of the Road from Km.132.324 to 169 of NH-275                                                                                                                                                                                                       |   36.68 |   36.68 | Work completed on 31-03-2020 and CC |

| Bantwala-Bangalore Road.                                                                                                                                                                                                                                                                |       |       | to be issued                                     |
|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------|-------|--------------------------------------------------|
| 36 Widening to Two lane with paved shoulders from km 20.150 to km 40.00 of BC road to Kottigehara Section of NH-234 (New NH-73) in the state of Karnataka through EPC Mode. (Job No NH-234-KNT- 2017-18-875)                                                                            | 20    | 19.13 | 31-12-2022                                       |
| 37 Reconstruction of Major Bridge at Km 648.17 and Minor Bridges at 650.204, Km 654.830, Km 655.93, Km 660.030 & at Km 663.300 on NH-169(Old NH 13) of Sholapur- Mangalore Section in the State of Karnataka NH-169-KNT-2017-18- 877                                                    |  0    |  0    | 31-12-2021                                       |
| 38 Estimate for the work relating to construction of four lane Ds.Ch.76.040 (ex.Km.77) to Ds.Ch.85.200 (ex.Km.87) from parkala to Malpe section of NH- 169A in the State of Karnataka. (JOB No. NH-169A-KNT-2017-18- 891 )                                                              |  9    |  7    | 31-12-2021                                       |
| 39 Improvement and reconstruction to 2 lane with paved shoulder from km. 489.845(New 58.125 km) to km. 537.500(New km 105.780 km), of NH-373 Chikkamagalur to Bilikere section the state of Karnataka.                                                                                  | 47.65 | 44.18 | Work completed on 16-04-2021 and CC to be issued |
| 40 Reconstruction to two lane with paved shoulder Ds.Ch.442.180(Ex.Km.448.00) to Ds. Ch. 485.240 (Ex.kkm.494.000) of Huliyar to KB Cross section and from Ds.Ch. 532.100(Ex.Km.533.150 to Ds.Ch.539.100 (ex.km. 540.175) from KB Cross to Nelligere section of NH- 150A in the State of | 50    | 29.09 | 31-03-2022                                       |

| Karnataka on EPC mode (JOB No. NH-150A-KNT-2017-18-890)                                                                                                                                                                                           |       |       |                                                  |
|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------|-------|--------------------------------------------------|
| 41 Widening to 2 lane with paved shoulders from Km.214.880 (Ex.Km.215.00) to Km.235.100 (Ex.Km.235.000) of Tekkalakote - Sindegeri village section of NH- 150A in the State opf Karnataka. (JOB No. NH-150A-KNT-2017-18- 878)                     | 20    | 20    | Work completed on 20-02-2021 and CC to be issued |
| 42 Construction of major bridge at Km.67.139 (parallel to the existing bridge) on NH 169A of Thirtahalli Udipi Section in Karnataka (Job No.NH-169A-KNT-2018-19-893)                                                                              |  0    |  0    | 10-12-2021                                       |
| 43 Construction of Major Bridge Across Sharavathi Backwaters and approches between Ambargodu and Kalasavalli Near Sigandhur in Sagar Taluk on NH 369E in the State of Karnataka on EPC mode.(Job No. NH-369E-KNT-2018- 19-895) dated: 06.03.2019. |  2.44 |  0    | 10-12-2022                                       |
| 44 Reconstruction of Minor Bridges at km.26.05, Km.27.07 and at 28.14 on NH169A Thirthahalli Udupi section in the State of Karnataka on EPC mode. (Job No.NH-169A- KNT-2019-20-899)                                                               |  0.01 |  0    | Work completed on 22-03-2021 and CC to be issued |
| 45 Construction of distressed Minor Bridge on NH-150A in Km 127.537 of Jewaragi Chamarajnagar Section. (Job No. NH-150A-KNT- 2019-20-896)                                                                                                         |  0.01 |  0    | Work completed on 30-06-2021 and CC to be issued |
| 46 Widening to Two lane/ Two lane with paved shoulder from existing intermediate lane from Km.60.000 to 110.000 (Old Km.590.000 to Km.640.00) of NH 169 (New No) (Old NH-13) of Solapur to Mangalore Section in the state of                      | 45.12 | 25.39 | 28-10-2022                                       |

|                                 | Karnataka on EPC mode. (Job No.NH-169-KNT-2019-20-906)                                                                                                                                                                                                          |       |      |            |
|---------------------------------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------|------|------------|
| 47                              | Strengthening from Km.93.200 to Km.132.314 of NH-275 Bantwal- Bangalore Section in the state of Karnataka on EPC mode. (Job No. NH-275-KNT-209-20- 901)                                                                                                         | 39.11 | 35.3 | 28-09-2021 |
| 48                              | Construction of Retaining wall, RCC drains and Road Safety works in Sampaje Ghat section (Western Ghat) in selected reaches from KM.71.60 to 110.00 of NH-275 Bantwal â€' Mysore â€' Bangalore section under Road Safety work. (Job No. NH-275-KNT-209-20- 898) |  0.01 |  0   | 17-03-2022 |
| 49                              | Strengthening of road from km 265.80 to 287.50 of NH-209 Chamarajanagara to T.N. Border under EPC mode in the State of Karnataka ( Job No NH-209-KNT- 2019-20-902)                                                                                              | 21.7  |  0   | 30-03-2022 |
| 50                              | Construction of proposed 4 lane ROB and its approaches in lieu of existing level crossing No.48E                                                                                                                                                                |  0    |  0   | 17-09-2022 |
| 51                              | Construction of Minor Bridge Parallel to existing Bridge at Km.112.300 on NH-63 of Ankola- Gooty section in Dastikoppa village, Kalaghatagi Taluka, Dharwad District in the state of Karnataka (Job No:- NH-63-KNT- 2017-18-889) through EPC mode               |  2.77 |  0   | 19-08-2022 |
| 52                              | Construction Of Two Lane With Paved Shoulders From Km.39.950 To Km. 52.000 on NH-367 Bhanapur- Gaddankeri Section in the State of Karnataka on EPC mode.(Job No: NH-367-KNT-2019- 20-905)                                                                       | 12.5  |  0   | 09-09-2022 |
| 53 Strengthening & Improvements | 53 Strengthening & Improvements                                                                                                                                                                                                                                 | 31.53 |  0   | 06-08-2022 |

|                           | from Km. 10.00 to 41.535 along with service road of NH-275K (Mysore Ring Road) under EPC mode in the state of Karnataka                                                                                                                                              |       |    |            |
|---------------------------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------|----|------------|
| 54                        | Balance work of contsruction of two/four lane with paved shoulder from Km. 54.370 to Km. 101.400 (Bidar to Humnabad section) of NH-50 in the state of Karnataka on EPC mode                                                                                          | 47.03 |  0 | 17-03-2023 |
| 55                        | Construction of Elevated corridor from Km. 135.650 to 136.300 on 63, from Km. 249 to Km. 250.050 on old NH-4 and from Km. 192.910 to Km. 193.350 on NH-218 from decongestion of traffic in Ranichennamma circle in Hubli city in the state of Karnataka on EPC basis |  3.6  |  0 | 04-06-2024 |
| 56                        | Construction of Gauribidanur Bypass from 362.4 to 368.4 (excluding RUB from Km 364.360 to 365.670) to two lane with paved shoulder on NH-234 (New no69) in the state of Karnataka on EPC mode basis contract                                                         |  6.1  |  0 | 19-09-2022 |
| 57                        | Widening to 2 lane with paved shoulders from design Km. 199.200 to design Km. 214.880 of (Ibrampura to Tekkalkote) of NH- 150A Jewargi-Chamrajnagar section in the state of Karnataka on EPC basis contract                                                          | 15.68 |  0 | 15-03-2023 |
| 58 Madhugiri-Gowribidanur | 58 Madhugiri-Gowribidanur                                                                                                                                                                                                                                            |  0    |  0 | 20-12-2021 |
| 59                        | Construction of 2 lae composite ROB at Km. 525 (Ds Ch) of NH-13 Chitradurga Shimoga Section in Lieu of LC no 46 (Railway chainage Km. 60/830) on EPC mode in the state of Karnataka                                                                                  |  0.01 |  0 | 31-08-2022 |

| 60 Construction of Minor Bridges at Km.54.50, 64.20, 72.30, 80.60, 82.90, 91.40 and 93.01 of NH 766C Byndoor- Ranebennur section (Job No. NH-766C-KNT-2020-21-914).                                                             |   0.01 |   0.00 | 31.05.2022                                       |
|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------|--------|--------------------------------------------------|
| 61 Widening of Major Bridge at Ch 171.601 (Existing chainage 172.310) on NH- 150A (Jewaragi - Chamarajnagar Section) on EPC mode in the State of Karnataka. (Job No.NH-150A-KNT-2020-21- 913)                                   |   0.5  |   0    | 31-08-2023                                       |
| 62 Road Safety and providing protective works at damaged portion of road (Rigid Pavement) at km 40+200 of NH 766C, Nagodi Ghat adjacent to major tributary to Sharavathi River in the state of Karnataka on item rate Mode (Job |   0.1  |   0    | 31.12.2021                                       |
| 63 Four laning of Kundapur to Surathkal (Km.283.300 to Km.358.000) and Nantoor to Talapady (Km.375.300 to Km.376.600 (Panaji - Mangalore section) & Km.3.600 to Km.17.200 (Mangalore-Cochin section) section of NH-17).         |  90.08 |  89.98 | Work completed on 31.05.2021 and CC to be issued |
| 64 Four laning of Goa-Karnataka Border to Kundapur section of NH- 66 (formerly NH-17) from Km. 93.700 to Km. 283.300                                                                                                            | 187.24 | 179.21 | 31-03-2022                                       |
| 65 4-laning of Hassan to Maranahally section of NH-48 (Package-I)                                                                                                                                                               |  45.14 |  11.27 | 10-03-2022                                       |
| 66 Four lanning of Hospet - Hubli Section of NH-63 from Km.132 to Km.268.700                                                                                                                                                    | 143.72 | 137.03 | 30-09-2021                                       |
| 67 4/6 laning of Hospet - Bellary - Karnataka / AP Border from KM.280.300 to 375.740 of NH-63                                                                                                                                   |  95    |  50.3  | 30-09-2022                                       |

|   68 | Tamilnadu/Karnataka Border to Bangalore section of NH-209                                                                           |   171.00 | 131.00   | 31-12-2021                                       |
|------|-------------------------------------------------------------------------------------------------------------------------------------|----------|----------|--------------------------------------------------|
|   69 | 6 laning of Haveri - Hubli section of NH-4                                                                                          |    63.4  | 61.25    | 23-09-2021                                       |
|   70 | 6-laning of Davangere -Haveri section of NH-4                                                                                       |    78.93 | 72.03    | 30-10-2021                                       |
|   71 | 6 laning of Chitradurga - Davangere section of NH-4                                                                                 |    72.7  | 65.79    | 31-12-2021                                       |
|   72 | Bangalore - Nidagatta (6 laning) NH-275                                                                                             |    56.2  | 47.00    | 02-02-2022                                       |
|   73 | Nidagatta - Mysore (6 laning) - NH- 275                                                                                             |    61.1  | 29.04    | 07-09-2022                                       |
|   74 | 4 lane of Tumkur - Shimoga section of NH-206 from km 12+310 to km 66+540 (Package - I)                                              |    53    | 30.24    | 12-04-2022                                       |
|   75 | 4 lane of Tumkur - Shimoga section of NH-206 from km 66+540 to km 119+790 (Package - II)                                            |    57    | 26.57    | 12-04-2022                                       |
|   76 | 4-laning of Belgaum-Khanapur Section of NH 4A.                                                                                      |    30    | 16.71    | 18-01-2022                                       |
|   77 | 2 laning with paved shoulders of Khanapur-Knt/Goa Border section of NH 4 A                                                          |    52.3  | 35.66    | Work completed on 02-05-2021 and CC to be issued |
|   78 | Bellakere Port to Kumta sirsi road section                                                                                          |    58.92 | -        | 06-12-2022                                       |
|   79 | 4-laning of Bellary - Byrapura section of NH-150A from Km. 253/600 to Km. 359/100 (Pkg-I)                                           |    54.95 | 35.00    | 22-01-2022                                       |
|   80 | 4-laning of Chalkere - Hiriyur section of NH-150A from Km. 359/100 to Km. 413/500 (Pkg-III)                                         |    55.71 | 2.50     | 24-01-2023                                       |
|   81 | Bangalore Ring Road Pkg 1 [4 Laning from km 0.00 to km 42.00 of Dobbaspet to Doddaballapura Bypass section of NH-648 (old NH- 207)] |    42    | 1.00     | 18-04-2023                                       |
|   82 | Bangalore Ring Road Pkg 2 [4 laning from km. 42.000 to km. 80.00 of Doddaballapura Bypass to Hoskote section of NH-648 (Old         |    38    | 0.50     | 21-02-2023                                       |

| NH-207)                                                                                                                                                             |       |    |            |
|---------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------|----|------------|
| 83 Widening to 4 lane of Channarayapatna& Hassan bypass with other project facilities PIU - HASSAN UPC: HSN Bypass - N/04029/09002/KA CRP Bypass - N/04029/09003/KA | 29.18 |  0 | 18-01-2023 |
| 84 Construction of 6 lane new bridge across Phalguni river near Kulur on NH-66. UPC: N/04002/03002/KA                                                               |  0.77 |  0 | 11-10-2022 |

## ANNEXURE-II

ANNEXURE  REFERRED  TO  IN  REPLY  TO  PARTS  (b)  &  (c)  OF  LOK  SABHA UNSTARRED QUESTION NO. 1781 DUE FOR ANSWER ON 29.07.2021 ASKED BY SHRI G.M. SIDDESHWAR REGARDING 'ROAD PROJECTS IN KARNATAKA'

Details of sanctioned development works (other than ongoing) on NHs in the State of Karnataka which are yet to be commenced

|   Sl No. | Name of work                                                                                                                                                                                                                                                                                                                                  |   Length in km |   Sanctioned cost in Rs Crore | Likely date of commencement   | Likely date of completion of execution   |
|----------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------|-------------------------------|-------------------------------|------------------------------------------|
|        1 | Providing permanent restoration to valley side slips occurred during monsoon of 2018-19 from Km. 237.000 to 263.000 (Shiradi Ghat) of NH-75, Bengaluru- Mangalore section on Engineering Procurement & Construction (EPC) mode. (Job No.NH-150A- KNT-2019-20-900)                                                                             |          18.58 |                         36.52 | 30.08.2021                    | 30.08.2023                               |
|        2 | Providing permanent restoration to valley side slips occurred during monsoon of 2019-20 by soil railing with tie back system to RCC retaining walls from Km.86.200 to 99.200 (Charmadi Ghat) of NH-73 (old NH-234), Mangalore-Tumkur section on EPC basis contract - Approval of estimate for the FY 2019-20(Job No.NH- 150A-KNT-2019-20-904) |          13    |                         19.36 | 30.08.2021                    | 28.02.2023                               |

|   3 | Widening to two lane with paved shoulders from Design Km199.2 (Ex Km.199.300) to Design Km 214.880 (Ex Km215.00) of (Ibrampura to Tekkalkote) of NH- 150A Jewargi- Chamarajangar section in the State of Karnataka on Engineering, Procurement and Construction (EPC) Basis Contract (Job No NH- 150A-KNT-2020-21-909)   | 16.08   |   118.93 | 30.08.2021   | 30.08.2023   |
|-----|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|----------|--------------|--------------|
|   4 | KM 105.00 to 110.900 (Ananthpur - AP border to Molkalmuru town)                                                                                                                                                                                                                                                          | 5.90    |    45    | 30.09.2021   | 31.03.2023   |
|   5 | Km 456.35 to 489.845 (Belur- Hassan) on NH 373.                                                                                                                                                                                                                                                                          | 33.43   |   216    | 30.11.2021   | 30.11.2023   |
|   6 | Balance work from Km 422.00 to 528.30 (Chitradurga - Shimoga section) on NH-13(NH 169).                                                                                                                                                                                                                                  | 101.6   |   528.18 | 30.08.2021   | 28.02.2024   |
|   7 | Km 640.00 to 645.00 (New chainage - 110.00 to 115.00) Sringeri town limits)                                                                                                                                                                                                                                              | 3.00    |    49    | 30.08.2021   | 28.02.2023   |
|   8 | Widening to 4 lane and improvement of NH-206 in Sagar town limits from km 178 to 186 in the state of Karnataka on EPC mode.                                                                                                                                                                                              | 8.40    |    77    | 30.08.2021   | 28.02.2023   |
|   9 | Construction of Thirthahalli bridge including re-alignment of NH-169 bypassing                                                                                                                                                                                                                                           | 1No     |    95    | 30.08.2021   | 28.02.2023   |

|    | Thirthahallii town in the state of Karnataka on EPC mode                                                                                                                              |       |         |            |            |
|----|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------|---------|------------|------------|
| 10 | Km 208.20 across Tunga River parallel to existing Bridge in Shimoga Byepass.                                                                                                          | 1.00  |   39    | 30.08.2021 | 28.02.2023 |
| 11 | Construction of Box cell bridge at Km 116.416 at breached portion of approaches of Malaprabha Bridge at NH-218(Konnur Village) on EPC Mode                                            | 1 No  |    6.65 | 31.10.2021 | 31.10.2022 |
| 12 | Vijayapura to Sankeshwar Km 0.00 to 80.00 (Vijayapura to Murgundi) on NH 548 B.                                                                                                       | 79.7  |  539.91 | 31.01.2022 | 31.07.2024 |
| 13 | Tumkur - Shivmoga (Bettadahalli - Shivmoga) Pkg-IV                                                                                                                                    | 56.35 | 1249.8  | 30.09.2021 | 30.03.2024 |
| 14 | Four laning of Banavara to Bettadahalli Section from Design Km. 121+900 to Design Km. 170+415 of NH-206 on HAM under Bharathmala Pariyojana, in the state of Karnataka. (Package III) | 48.52 | 1035.5  | 10.08.2021 | 10.02.2024 |
| 15 | Aurad- Bidar UPC Code: N/06016/01001/KA                                                                                                                                               | 45    |  336.64 | 10.08.2021 | 10.08.2023 |
| 16 | 4L of Addahole (Near Gundya) to Bantwal Cross section (Pkg-01) from Design Km 255.703 to Design Km 270.270 of NH-75 (Old NH-48)                                                       | 14.57 |  322.64 | 10.01.2022 | 10.07.2023 |

|   17 | Four laning of Addahole (near Gundya) (Existing Km.263.000), Design Ch:255+703 to Bantwal cross (Existing Km.328+000) Design Ch:318+755 section of NH-75 (old NH-48) (Pkg II)   |   48.485 | 1680 30.09.2021   | 30.09.2023   |
|------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------|-------------------|--------------|
|   18 | from Km 691.350 to Km 736.362 of NH-169 45                                                                                                                                      |  1137    | 30.10.2021        | 30.10.2023   |
|   19 | Phase-I from km 0.00 to km 26.400 from 27.1                                                                                                                                     |  2057.51 | 30.09.2021        | 30.03.2024   |
|   20 | of Phase-I from km 27.1                                                                                                                                                         |  2567.78 | 30.09.2021        | 30.03.2024   |
|   21 | Expressway-Package-III of Phase-I from km 53.500 to km 71.00 from Bangarpet- Bethamangala 17.5                                                                                  |   858.19 | 15.10.2021        | 15.04.2024   |

*****