Lok Sabha Question No. 1824 (UNSTARRED), answered on 2021-02-11
Subject: Development of NHs in Odisha
Ministry: ROAD TRANSPORT AND HIGHWAYS
Asked by: Anubhav Mohanty

## be pleased to state:

- (a)   the  details  of  development  work  of  National  Highways  (NHs) taken up in the State of Odisha during the last three years;
- (b) whether the targets fixed for the said work have been achieved and if so, the details thereof; and
- (c) the funds allocated and released for the purpose during the said period?

## ANSWER

## THE MINISTER OF ROAD TRANSPORT AND HIGHWAYS (SHRI NITIN JAIRAM GADKARI)

- (a)  &  (b)      32  National  Highway  road/bridge  projects  have  been awarded  in  the  State  of  Odisha  during  the  last  three  years.    The details  of  the  same  along  with  targets  and  achievements  are annexed.
- (c) The  funds  for  National  Highway  Development  works  are  not allocated  work  wise  and  are  allocated  State  wise.    The  funds allocated/released for National Highway Development works in the State of Odisha during the last three years are as below :-

| Year      |   Funds Allocated/Released(Rs. In Crore) |
|-----------|------------------------------------------|
| 2017-2018 |                                  2165.1  |
| 2018-2019 |                                  2822.29 |
| 2019-2020 |                                  4559.66 |

## GOVERNMENT OF INDIA

## MINISTRY OF ROAD TRANSPORT AND HIGHWAYS

LOK SABHA UNSTARRED QUESTION NO. 1824 ANSWERED ON 11 TH  FEBRUARY, 2021

## DEVELOPMENT OF NHs IN ODISHA

1824. SHRI ANUBHAV MOHANTY:

## Will the Minister of ROAD TRANSPORT AND HIGHWAYS

सड़क परिवहन औि िाजमार्ग मंत्री

## Annexure

ANNEXURE  REFERRED  TO  IN  REPLY  TO  PART  (a)  &  (b)  OF  LOK SABHA UNSTARRED  QUESTION NO. 1824 FOR ANSWER  ON 11 TH FEBRUARY, 2021 ASKED BY SHRI ANUBHAV MOHANTY REGARDING 'DEVELOPMENT OF NHs IN ODISHA'.

Details  of  National  Highway  road/bridge  projects  taken  up  in  last three years in the State of Odisha are given below:

| Year     |   Sl. No . | Name of Work                                                                                                                          |   Length |   Awarde d Cost | Target for completio n   |   Present status (% physical progress ) |
|----------|------------|---------------------------------------------------------------------------------------------------------------------------------------|----------|-----------------|--------------------------|-----------------------------------------|
| 2017 -18 |          1 | Widening the existing lane to 2 lane with paved shoulder from 239/900 to 294/300 km (Nayagarh to Khurda)                              |    54.4  |          124.79 | 05.08.202 0              |                                      70 |
| 2017 -18 |          2 | Widening & Strengthening of two lane to two lane with paved shoulder from km 58/000 to km 116/100 of NH 153(B) ( Naktideula to Boudh) |    58.1  |          117.82 | 03.04.202 0              |                                      83 |
| 2017 -18 |          3 | Widening to 2 lane with paved shoulder & strengthening from Km 173/370 to Km 229/400 of NH- 59 on EPC mode in the state of Odisha.    |    53.79 |          133.15 | 05.02.202 0              |                                      55 |
| 2017 -18 |          4 | Widening to 2 lane with paved shoulder & strengthening from Km 269/300 to 328/200 of NH-49 on EPC mode in the state of Odisha.        |    56.6  |          105.83 | 30.01.202 0              |                                      70 |

| Year     |   Sl. No . | Name of Work                                                                                                                                               | Length   |   Awarde d Cost | Target for completio n   |   Present status (% physical progress ) |
|----------|------------|------------------------------------------------------------------------------------------------------------------------------------------------------------|----------|-----------------|--------------------------|-----------------------------------------|
|          |          5 | 4-Laning of Baleshwar-Baripada- Jharpokaria(EPC)                                                                                                           | 80.600   |         1160.58 | June 2021                |                                   90.3  |
|          |          6 | 4-laning of Angul- Sambalpur Section of NH-42 (EPC)                                                                                                        | 153      |         2491.53 | March 2022               |                                   46.26 |
|          |          7 | 4-laning of Teleibani -Sambalpur section of NH-6 (EPC)                                                                                                     | 50.749   |          712.82 | Dec 2021                 |                                   57    |
|          |          8 | 4-laning of Baharagora-Singara Section of NH-6 (EPC)                                                                                                       | 111.60 6 |         1282.94 | June 2021                |                                   71    |
|          |          9 | 4-laning of Binjabahal-Teleibani Section of NH-6 (HAM)                                                                                                     | 78.318   |         1312.86 | June 2021                |                                   83.3  |
|          |         10 | 4-laning of Cuttack - Angul Section of NH- 42(EPC), Pkg - I                                                                                                | 59.8     |          999.32 | March 2022               |                                   43    |
|          |         11 | 4-laning of Cuttack - Angul Section of NH- 42(EPC), Pkg - II                                                                                               | 51.8     |          991.41 | March 2022               |                                   43    |
| 2018 -19 |         12 | Improvement to 2- lane with paved shoulder from km 224/900 to 231/900 of NH-57 (Maicheili to Semilisahi) in the state of Odisha under Annual Plan 2017-18. | 7        |           16.78 | 04.06.201 9              |                                   85    |

| Year   |   Sl. No . | Name of Work                                                                                                                                                     | Length   |   Awarde d Cost | Target for completio n   | Present status (% physical progress )   |
|--------|------------|------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------|-----------------|--------------------------|-----------------------------------------|
|        |         13 | Construction of 2 nos of high level bridge over HaonBheden River at Km 313/400 & over JhulenNalah at km 317/400 of NH-49 near Jharsuguda in the state of Odisha. | Bridge   |           15.92 | 18.04.202 0              | 65                                      |
|        |         14 | 4-laning of Rimuli- Koida Section of NH- 215 (New NH 520 (EPC)                                                                                                   | 43.2     |          828.36 | June 2021                | 72                                      |
|        |         15 | 4-laning of Koida - Rajamunda Section of NH-215 (New NH 520) (EPC)                                                                                               | 53.253   |         1176.41 | March 2022               | 52                                      |
|        |         16 | Khandagiri flyover (standalone project)                                                                                                                          | 2        |          115.63 | March 2021               | 77                                      |
|        |         17 | Balance work of Puri bypass section of NH-203 (New NH- 316)                                                                                                      | 10.9     |           69.32 | Completed                | Completed                               |
|        |         18 | 4-laning of Biramitrapur- Brahmani bridge end Section of NH- 23(EPC)                                                                                             | 29       |          678.92 | March 2022               | 31.79                                   |
|        |         19 | 4-laning of Singara- Binjabahal Section of NH-6(HAM)                                                                                                             | 104.17 6 |         1313.2  | June 2021                | 75                                      |
|        |         20 | 6-laning of Chandikhole- Bhadrak Section of                                                                                                                      | 74.5     |         1230.55 | Dec 2021                 | 50.5                                    |

| Year     | Sl. No .   | Name of Work                                                                 | Length   | Awarde d Cost   | Target for completio n   | Present status (% physical progress )   |
|----------|------------|------------------------------------------------------------------------------|----------|-----------------|--------------------------|-----------------------------------------|
|          |            | NH-5 (New NH 16) (HAM)                                                       |          |                 |                          |                                         |
|          | 21         | 6- laning of Puintola to Tangi Section of NH-5 (New NH 18) (EPC)             | 75.358   | 761.79          | March 2022               | 38.45                                   |
|          | 22         | 4-laning of Rajamunda to Barkote Section of NH-23(EPC)                       | 50.01    | 616.23          | June 2022                | 12.19                                   |
|          | 23         | 4-laning of Brahmani bridge end to Rajamunda Section of NH-23(EPC)           | 47       | 537.70          | March 2022               | 50.47                                   |
|          | 24         | 4-laning of Talcher - Kamakhyanagar Section of NH- 200/23 (New NH 53) (EPC)  | 41.267   | 795.18          | March 2022               | 53                                      |
|          | 25         | 4-laning of Kamakhyanagar - Duburi- Section of NH-200 (New NH 53) (EPC)      | 51.2     | 761.11          | March 2022               | 50                                      |
|          | 26         | 6-laning of Bhadrak- Balasore Section of NH-5 (New NH 16) (HAM)              | 56.778   | 844.67          | March 2022               | 28                                      |
| 2019 -20 | 27         | Widening to 2L+PS from Km 71/400 to 86/040 (Tangabila to Karanjia) of NH-220 | 14.64    | 22.61           | 26.03.202 1              | 30                                      |

| Year   |   Sl. No . | Name of Work                                                                                                                                                                   | Length   |   Awarde d Cost | Target for completio n   |   Present status (% physical progress ) |
|--------|------------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------|-----------------|--------------------------|-----------------------------------------|
|        |         28 | Widening to 2L+PS from km 319/280 to 345/480 (Boriguma - Jeypore) of NH-26                                                                                                     | 26.20    |           66.25 | 03.06.202 1              |                                    20   |
|        |         29 | Reconstruction of proposed High Level Bridge over PochakaNallah at km 17/950 of NH-326 (Single span of 18.00 m RCC T-Beam & Slab Bridge with footpath) in the state of Odisha. | Bridge   |            3.11 | 25.09.202 0              |                                    35   |
|        |         30 | 6- laning of Tangi- Bhubaneswar Section of NH-5 (New NH 18) (EPC)                                                                                                              | 62.641   |         1175.3  | March 2022               |                                    27.5 |
|        |         31 | Construction of VUP at Balikuda, Sikharpur&Badacha na in Bhubaneswar - Chandikhole section of NH-16                                                                            | 1.5      |           46.44 | March 2021               |                                    27   |
|        |         32 | Chandikhole - Duburi section of NH-200                                                                                                                                         | 39.70    |          577    | Aug 2022                 |                                    13   |

*****