Lok Sabha Question No. 607 (UNSTARRED), answered on 2021-07-22
Subject: NH Projects in Punjab
Ministry: ROAD TRANSPORT AND HIGHWAYS
Asked by: Gurjeet Singh Aujla

## be pleased to state:

- (a)  the  details  and  present  status  of  National  Highways  (NHs)  which are under construction in the State of Punjab;
- (b)  whether  all  these  NHs  are  likely  to  be  completed  within  their stipulated time period and if so, the details thereof; and
- (c)  the  funds  allocated  and  released  for  these  NH  projects,  projectswise?

## ANSWER

## THE MINISTER OF ROAD TRANSPORT AND HIGHWAYS

(SHRI NITIN JAIRAM GADKARI)

- (a)  to  (c)           Total  33  projects  on  National  Highways  in  a  length  of 580.49 Kms amounting to Rs. 5573.56 Crore are under construction in the State of Punjab. The projects are delayed due to Pandemic COVID19, delay in land acquisition, utility shifting and forest clearances.  The details of these projects including their sanctioned cost and expenditure are at Annex-I.

## GOVERNMENT OF INDIA

## MINISTRY OF ROAD TRANSPORT AND HIGHWAYS

## LOK SABHA UNSTARRED QUESTION NO. 607 ANSWERED ON 22 nd  JULY, 2021

## NH PROJECTS IN PUNJAB

607. SHRI GURJEET SINGH AUJLA:

## Will the Minister of ROAD TRANSPORT AND HIGHWAYS

सड़क परिवहन औि िाजमार्ग मंत्री

ANNEXURE  REFERRED  TO  IN  REPLY  TO  PARTS  (a)  to  (c)  OF  LOK  SABHA  UNSTARRED QUESTION  NO.607  FOR  ANSWER  ON  22.07.2021  ASKED  BY  SHRI  GURJEET  SINGH  AUJLA REGARDING 'NH PROJECTS IN PUNJAB'

The details and the present status of National Highways (NHs) under construction in the State of Punjab are as under:-

|   Sl. No. | Name of Project                                                                                                                                       | AgencyNH       | No.       |   Length (Km) |   Sanctioned Cost / /TPC Rs. in crore |   Expenditure incurred (Rs. crore) | in Physical progress %   | Target date completion as per contract   | of Likely date of completion   |            |
|-----------|-------------------------------------------------------------------------------------------------------------------------------------------------------|----------------|-----------|---------------|---------------------------------------|------------------------------------|--------------------------|------------------------------------------|--------------------------------|------------|
|         1 | 2                                                                                                                                                     | 3              | 4         |         5     |                                  6    |                               7    | 8                        | 9                                        | 10                             |            |
|         1 | ROB at Nangal in Km. 63.00 on LC No. 92-C                                                                                                             | State PwD      | 503 Extn. |         0     |                                 58.77 |                              13.27 | 57%                      | 16.12.2021                               | 31.12.2021                     |            |
|         2 | ROB at Nangal in Km. 59.870 on LC No. 88- C                                                                                                           | State PwD      | 503 Extn. |         0     |                                123.8  |                              75.02 | 84.50%                   | 07.06.2020                               | 30.04.2022                     |            |
|         3 | Widening/Upgradation of Moga-Kot Ise Khan-Makhu-Harike- Khalra Road (NH- 703B) PwD                                                                    | State          | 703B      |        75.167 |                                293.64 |                             227.97 | 89.00%                   | 03.08.2020                               |                                | 31.12.2021 |
|         4 | Widening Upgradation Makhu-Arifke Road Section NH-703A                                                                                                | / of State PwD | 703A      |        24.6   |                                192.48 |                              44.58 | 42%                      | 14.05.2021                               |                                | 11.11.2021 |
|         5 | Widening and paved shoulder of Tohana (in Haryana) Punjab/Haryana Border to Moonak- Jakhal-Budhlada- Bhikhi from Km 236.600 to 287.710 of NH-148B PwD | State          | 148B      |        45.888 |                                293.1  |                             152.5  | 75.50%                   | 03.08.2020                               |                                | 04.08.2021 |
|         6 | Moga - Tallewal section of NH-71 in Punjab km 77.200 to 114.0                                                                                         | State PwD      | 71        |        38.68  |                                904.82 |                             739.41 | 97.00%                   | 11.06.2018                               |                                | 14.08.2021 |
|         7 | Jalandhar-Hoshiarpur section of NH-70 [New NH No. 3] from existing km 11.400 to km 49.200 PwD                                                         | State          | 70        |        39.13  |                               1069.59 |                             663.5  | 43%                      | 20.10.2019                               |                                | 30.06.2022 |
|         8 | 4-laning of Jalandhar- Hoshiarpur road from Km 8.00 to 11.570 State PwD                                                                               |                | 70        |         3.57  |                                 15.04 |                               2.16 | 62%                      | 12.05.2020                               |                                | 31.07.2021 |

|    | section of NH-70 (new NH-03)                                                                                                                                                                                |      |       |       |       |        |            |            |
|----|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------|-------|-------|-------|--------|------------|------------|
|  9 | Four lanning from Km 5.50 to Km. 11.975 of NH-154 (Old NH-20) Pathankot-Nurpur road State PwD                                                                                                               | 154  |  6.42 | 39.53 | 10.77 | 90%    | 13.08.2020 | 10.08.2021 |
| 10 | Reconstruction of 3 Minor bridges at Km.42.250, Km. 56.250 and Km. 59.650 on NH-703A on EPC mode State PwD                                                                                                  | 703A |  0    |  6.06 |  0.15 | 10%    | 12.11.2020 | 11.12.2021 |
| 11 | Rehabilitation and up- gradation to 2 lane with paved shoulder from km 49.450 to km 72.597 (23.147 Km) of NH-754 (Muktasar- Jalalabad section) on EPC mode in the State of Punjab. State PwD                | 754  | 23.14 | 59.34 | 14.53 | 94.50% | 04.06.2021 | 04.09.2021 |
| 12 | Rehabilitation and up- gradation to 2 lane with paved shoulder of Salabatpura-Phul section of NH-254 with Design Chainage from Km 56.240 to 70.500 on EPC mode in the State of State PwD                    | 254  | 14.26 | 84.09 | 12.5  | 64%    | 12.02.2022 | 12.02.2022 |
| 13 | Costruction of Jakhal Bypass with 2-lane + paved shoulders from Km. 239.480 to 244.480 (existing Chainage 239.400 to 244.750) of Moonak- Budhlada-Bhikhi road section of NH-148-B in the State of State PwD | 148B |  5    | 50.13 |  8.32 | 7.00%  | 08.01.2021 | 08.01.2022 |
| 14 | 4 laning with paved shoulders Km 4.040 to Km 12.720 of Jalandhar- Kapurthala-Sultanpur Lodhi-Makhu Road State PwD                                                                                           | 703A |  8.68 | 39.68 |  2.91 | 20%    | 19.02.2021 | 15.04.2022 |

|   15 | Strengthening of Phagwara-Hoshiarpur road from Km 0.00 to 32.200 section of NH- 344B State PwD                                                          | 344B   |   32.20 |   33.01 | 4.48   | 75%   | 12.02.2021                                   | 30.09.2021   |
|------|---------------------------------------------------------------------------------------------------------------------------------------------------------|--------|---------|---------|--------|-------|----------------------------------------------|--------------|
|   16 | Re-Construction of High Level Bridge in State PwD                                                                                                       | 148B   |    0    |    9.18 | 6.05   | 77%   | 10.06.2021                                   | 15.09.2021   |
|   17 | Construction of Ghaggar Bridge at Km. 224.800 on Barnala-Mansa- Sardulgarh section of NH-703 State PwD                                                  | 703    |    0    |   22.71 | -      | 40%   | 28.10.2021                                   | 28.02.2022   |
|   18 | Strengthening of Pathankot - Banikhet road upto Katori Bangla (Himachal Pradesh Boundary) from Km 0.00 to 39.36 of NH-154A on EPC mode in the State PwD | 154A   |   39.36 |   32.14 | 1.11   | 12%   | 06.10.2021                                   | 31.03.2022   |
|   19 | Strengthening of Shri Muktsar Sahib - Jalalabad Road (Jalalabad Town) from km 73.680 to 74.490 section of NH- State PwD                                 | 754    |    0.81 |    1.21 | -      | 60%   | 20.07.2021                                   | 30.07.2021   |
|   20 | Widening to existing 2L + PS to four laning with paved shoulder of Jalandhar- Nakodar-Moga road State PwD                                               | 703    |    7.04 |   67.19 | -      | 0%    | Work awarded, appointed date yet to be fixed | -            |
|   21 | Widening of existing Minor Bridge at Km 47.850 on Jalandhar- State PwD                                                                                  | 703A   |    0    |    2.22 | -      | 0%    | 17.11.2022                                   | 17.11.2022   |

<!-- image -->

|   22 | Up-gradation to two lane with paved shoulder configuration of NH- 354 Section Arifkes- Ferozepur-Muktsar- Malaut from Km 201.500 to Km 212.500 & Km 229.690 to Km 269.960 and strengthening of existing pavement from Km 212.500 to Km 229.690 (excluding Km 218.500 to 223.690) of NH-354 on EPC Mode in the State of State PwD   | 354   |   63.270 |   263.19 | -   | 0%   | Work awarded, appointed date yet to be fixed   | -   |
|------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------|----------|----------|-----|------|------------------------------------------------|-----|
|   23 | Construction of single span (4-laned) 44m long Bridge on Phagwara-Banga- Nawanshahar-Ropar road at RD. 82.400 on Bist Doab Canal of NH-344A including approaches in Ropar city on EPC mode in State PwD                                                                                                                            | 344A  |        0 |    15.72 | -   | 0%   | Work awarded, appointed date yet to be fixed   | -   |
|   24 | Permanent rectification of Black Spot by means of construction of VUP on NH-05 from Km 9.43 to 10.426 (old Km 201.895 to 203.078) section Ferozepur to Indo Pak State PwD                                                                                                                                                          | 05    |        0 |    29.75 | -   | 0%   | Work awarded, appointed date yet to be fixed   | -   |
|   25 | Rectification of Black Spot of Aero City Chowk at Km 339.13 to 340.13 on Zirakpur-Rajpura road section of NH-07 in State PwD                                                                                                                                                                                                       | 07    |        0 |     2.16 | -   | 0%   | Work awarded, appointed date yet to be fixed   | -   |

|   26 | Road Safety of Jalandhar-Hoshiarpur road from Km 49.200 to 58.850 section of NH-03 in the State of Punjab State PwD                                                                        | 03   |   0.00 |   5.19 | -      | 0%   | Work awarded, appointed date yet to be fixed   | -          |
|------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------|--------|--------|--------|------|------------------------------------------------|------------|
|   27 | Rectification of Black Spot on Bus Stand Shutrana from Km 224.200 to 224.700 and Black Spot on Bus Stand Dhabi Gujran from Km 236.330 to 236.700 on NH-52 in the State of Punjab State PwD | 52   |   0    |  15.77 | -      | 0%   | 30.06.2022                                     | 30.6.2022  |
|   28 | Permanent rectification of black spot by means of construction of VUP on NH-05 Km. 236.845 to km 237.654 (0.80 Km) Section Btack Spot Location at Tax Barrier Zirakpur- State PwD          | 05   |   0    |  10.35 | -      | 0%   | Work awarded, appointed date yet to be fixed   | -          |
|   29 | Construction of single span (4-laned) 135 m Long Steel Bridge on Phagwara- Banga-Nawanshahar- Ropar road at RD. 86.900 on Sirhind Canal of NH-344A in Ropar city on EPC State PwD          | 344A |   0    |  80    | -      | 0%   | Work awarded, appointed date yet to be fixed   | -          |
|   30 | 4 Laning of Bathinda- Malout Section of NH- 7 on EPC Basis NHAI                                                                                                                            | 7    |  38.66 | 453.83 | 194.84 | 60%  | 12.07.2022                                     | 12.07.2022 |
|   31 | 4 Laning of Ludhiana to Talwandi Section of NH-95 from km 92.00 to km 170 on BOT (Toll) on DBFOT Basis under NHDP phase -III NHAI                                                          | 95   |  78    | 133.88 | 129.5  | 93%  | 21.09.2014                                     | 31.03.2022 |

| 32   | Construction of NHAI      | 95   | 12.95          | 895.45         |   478.42 | 54%   | 7.4.2020   | 30.09.2022   |
|------|---------------------------|------|----------------|----------------|----------|-------|------------|--------------|
| 33   | 4 Laning of Talwandi NHAI | 95   | 23.66          | 270.54         |   249.94 | 96%   | 14.07.2021 | 14.01.2022   |
|      | Total                     |      | 580.49 5573.56 | 580.49 5573.56 |  3031.93 |       |            |              |

******