Lok Sabha Question No. 303 (UNSTARRED), answered on 2022-12-08
Subject: NH Projects in Karnataka
Ministry: ROAD TRANSPORT AND HIGHWAYS
Asked by: Nalin Kumar Kateel

## GOVERNMENT OF INDIA MINISTRY OF ROAD TRANSPORT AND HIGHWAYS

## LOK SABHA UNSTARRED QUESTION  No. 303

ANSWERED ON 08 th  DECEMBER, 2022

## NH PROJECTS IN KARNATAKA

## 303.    SHRI NALIN KUMAR KATEEL:

## Will the Minister of ROAD TRANSPORT AND HIGHWAYS

सड़क परिवहन औि िाजमार्गमंत्री

be pleased to state:

- (a) the details and the present status of ongoing National Highway (NH) projects in the State of Karnataka as on date;
- (b)  the  funds  allocated,  released  and  utilized  on  each  of  the  said projects as on date; and
- (c) the present status of Shiradi Ghat Tunnel, strengthening of BantwalBangalore Section of  NH-275, widening of Thirthahalli-Malpe section and construction of four-lane  highway  from  Parkala  to  Malpe  on  NH169A?

## ANSWER

## THE MINISTER OF ROAD TRANSPORT & HIGHWAYS

(Shri NITIN JAIRAM GADKARI)

- (a) & (b) The details of ongoing National Highway (NH) projects including their present status/ expenditure incurred in the State of Karnataka as on date are at Annexure I.
- (c) The present status of Shiradi Ghat Tunnel, strengthening of BantwalBangalore  Section  of  NH-275,  widening  of  Thirthahalli-Malpe  section and construction of four-lane  highway  from  Parkala  to  Malpe  on  NH169A are at Annexure II.

ANNEXURE-I REFERRED TO IN REPLY to PART (a) & (b) OF LOK SABHA UNSTARRED QUESTION NO. 303 FOR ANSWER FOR 08.12.2022 ASKED BY  SHRI  NALIN  KUMAR  KATEEL  REGARDING  NH  PROJECTS  IN KARNATAKA.

## Details of ongoing National Highway (NH) projects including their present status/ expenditure incurred in the State of Karnataka as on date.

|   Sl. N o. | Project Name                                                                                                   |   Total Le ngth (k m) | Mode   |   Sanctione d/ Awarde d Cos t (Rs. i n Cr.) | Date of Start   | Schedul ed date of comp letion   |   Funds Allocate d (Rs in crore) |   Expendi ture inc urred (R s in cro re) |
|------------|----------------------------------------------------------------------------------------------------------------|-----------------------|--------|---------------------------------------------|-----------------|----------------------------------|----------------------------------|------------------------------------------|
|          1 | Goa/KNT border to Kundapur section of NH-66                                                                    |               187.24  | BOT    |                                      557.4  | 03.03.20 14     | 28.08.20 16                      |                           557.4  |                                   536.22 |
|          2 | Hassan - Maranahally sectio n of NH-48 (Package-I)                                                             |                45.14  | EPC    |                                      573.92 | 06.03.20 17     | Mar, 201 9                       |                           573.92 |                                   299.61 |
|          3 | Hospet-Bellary-KNT/AP Bord er - NH-63                                                                          |                95.37  | EPC    |                                      870    | 31.03.20 17     | Mar, 201 9                       |                           870    |                                   414    |
|          4 | Tamilnadu border/Dindigal-B angalore - NH-209                                                                  |               170.92  | HAM    |                                     1008    | 21.08.2 017     | Aug, 20 19                       |                          1008    |                                   448.38 |
|          5 | Four laning of Hubli - Hospet section of NH63 from Km 12 8.850 to Km 272.571                                   |               143.72  | EPC    |                                     1334.7  | 15.03.20 17     | 14.03.20 20                      |                          1457.73 |                                  1386.4  |
|          6 | 6 laning of Bangalore-Nidagh atta section of NH-275                                                            |                56.2   | HAM    |                                     2190    | 14.05.20 19     | 09.11.20 21                      |                          2260.08 |                                   946.08 |
|          7 | 4 Laning of Belgaum - Khana pur section of NH4A                                                                |                30     | HAM    |                                      856.2  | 07.03.2 019     | 02.09.20 21                      |                             9.7  |                                     7.19 |
|          8 | 4 laning of Mallasandra to Ka radi (Tumkur - Shimoga secti on) of NH-206 from km 12+3 10 to km 65+195(Pkg - I) |                52.89  | HAM    |                                     1364.14 | 15.10.20 19     | 15.10.20 21                      |                           917    |                                   311.36 |
|          9 | 4 laning of Karadi to Banavar a (Tumkur - Shimoga section ) of NH-206 from km 65+195 to km 121+900(Pkg - II)   |                56.705 | HAM    |                                     1505.85 | 15.10.20 19     | 15.10.20 21                      |                          1218.5  |                                   433.1  |

<!-- image -->

|   10 | 6 laning of Nidagatta - Mysor e - NH -275 (Package II)                                                                       |   61.104 | HAM   |   2283.5 | 10.12.20 19   | 07.06.20 22   |   2456.38 | 1041.27   |
|------|------------------------------------------------------------------------------------------------------------------------------|----------|-------|----------|---------------|---------------|-----------|-----------|
|   11 | Sirsi - Kumta - Belekeri Port, NH766E and NH766EE                                                                            |   58.92  | EPC   |   360    | 07.12.20 20   | 06.12.20 22   |    360.6  | 45.44     |
|   12 | 4 laning of Bettadahalli to Srir ampura (Tumkur - Shimoga s ection) of NH-206 from km 1 70+415 to Km 226.750 (Pack age - IV) |   50.975 | HAM   |  2082.98 | 20.10.20 21   | 20.10.20 21   |   1382    | 130.33    |
|   13 | Davanagere - Haveri 6laning                                                                                                  |   78.923 | HAM   |  1177    | 24.01.20 18   | 24.07.20 20   |   1177    | 490.3     |
|   14 | 4 laning of Challakere to Hiriy ur section of NH-150 A from km 359.100 to km 413.500 ( Package III)                          |   55.705 | HAM   |  1157    | 25.01.20 21   | 24.01.20 23   |   1157    | 265.51    |
|   15 | (Tumkur - Shimoga section) of NH-206 from km 121+900 to km 170+415 (Pkg - III) - B anavara to Bettadahalli                   |   48.52  | HAM   |  1035    | 15.03.20 21   | 14.03.20 23   |   1035.5  | 284.76    |
|   16 | 4 laning from of Dodaballapu r Bypass to Hoskote section Pkg II                                                              |   38     | HAM   |  1278    | 22.02.20 21   | 21.02.20 23   |   1278    | 414.889 9 |
|   17 | Widening to 4 lane of Chann arayapatna& Hassan bypass with other project facilities                                          |   39.019 | EPC   |   555.13 | 18.01.20 21   | 18.01.20 23   |    555.13 | 305.88    |
|   18 | Construction of 6 lane new br idge across Phalguni river ne ar Kulur on NH-66.                                               |    0.776 | EPC   |    56    | 12.04.20 21   | 11.10.20 22   |     56    | 25.01     |
|   19 | 4 Laningfrom Dobaspet to D odaballapur Bypass section, - Pkg I                                                               |   42     | HAM   |  1307    | 19.04.20 21   | 18.04.20 23   |   1307    | 351.321 6 |
|   20 | Bangalore-Chennai Express way-Phase-I Package-I                                                                              |   27.1   | HAM   |  1160    | 15.09.20 21   | 14.09.20 23   |   1160    | 226.85    |
|   21 | Bangalore-Chennai Express way-Phase-I (Pkg-II) from Ma lur- Bangarpet section                                                |   27.1   | HAM   |  1279    | 20.09.20 21   | 19.09.20 23   |   1279    | 255.186 1 |
|   22 | Bangalore-Chennai Express way-Phase-I (Pkg-III) from B angarpet - Bethamangala                                               |   17.5   | HAM   |   863    | 18.01.20 22   | 17.01.20 24   |    863    | 131.693 8 |

| 23   | 2-lane with Paved shoulders of Aurad-Bidar section of NH- 161A                                                                                            | 45.878   | EPC   | 302.79   | 14.09.20 14.09.20   | 14.09.20 14.09.20   | 264.27   | 139.8   |
|------|-----------------------------------------------------------------------------------------------------------------------------------------------------------|----------|-------|----------|---------------------|---------------------|----------|---------|
|      |                                                                                                                                                           |          |       |          | 21                  | 23                  |          |         |
| 24   | 4 L of Addahole (Near Gundy a) to Bantwal Cross Section ( Pkg-01)                                                                                         | 15.13    | EPC   | 317      | 14.10.20 21         | 30.09.20 23         | 317.9    | 136.58  |
| 25   | 4L of Addahole (Near Gundy a) to Bantwal Cross section ( Pkg-02)                                                                                          | 48.485   | EPC   | 1100     | 23.11.20 21         | 22.11.20 23         | 1100.88  | 282.23  |
| 26   | Haveri - Yakambi - Sirsi Roa d 766E                                                                                                                       | 74.98    | EPC   | 174      | 08.03.20 22         | 07.03.20 24         | 250.14   | -       |
| 27   | Karkala - Mangalore (Shimog a - Mangalore)                                                                                                                | 45.012   | EPC   | 1137     | 10.10.20 22         | 09.10.20 24         | 1137     | 270.79  |
| 28   | Nelamangala - Tumkur (6-lan ing)                                                                                                                          | 44.73    | EPC   | 844.11   | 25.08.20 22         | 24.08.20 24         | 844.11   | 0       |
| 29   | Six laning Belgaum to Sanke shwar bypass (Pkg - 1) (NH- 4)                                                                                                | 40.017   | EPC   | 829.49   | 25.10.20 22         | 24.10.20 24         | 829.49   |         |
| 30   | Six laning Sankeshwar bypas s to MH/KNT Border (Pkg - 2 ) (NH-4)                                                                                          | 37.83    | EPC   | 793      | 25.10.20 22         | 24.10.20 24         | 793      |         |
| 31   | Akkalkot - KNT/ Telangana b order in the state of Karnatak a. (Green Field alignment) P ackage - IV Km.162.500 to K m.203.100                             | 40.6     | HAM   | 987.68   | 13.11.20 22         | 12.11.20 24         | 987.68   | 0       |
| 32   | Balance work of 2L PS fromK m30.800 to Km 70.800 and 2 L with Rigid Carriageway from Km 70.800 to km 84.120 of K hanapur- KA/GOA Border sec tion of NH-4A | 53.32    | EPC   | 139.99   | 21.11.20 22         | 21.05.20 24         | 139.9    | 0       |
| 33   | Bellary Byrapura                                                                                                                                          | 54.95    | HAM   | 1313.9   | 24.10.20 19         | 23.10.20 21         | 1313.9   | 468     |
| 34   | Strenghthing & Widening Two Lan e with Paved Shoulders from Km.5 6.00 to 106.00 of NH-218                                                                 | 50       | EPC   | 159.1    | 01-01-2 016         | 31-12-2 017         | 159.1    | 108.6   |

|   35 | Strenghthing & Widening Two Lan e with Paved Shoulders from Km.1 06.00 to 153.00 of NH-218                                                                                                                                 |    47 | EPC        |   165.67 | 01-01-2 016   | 31-12-2 017   |   165.67 |   126.36 |
|------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------|------------|----------|---------------|---------------|----------|----------|
|   36 | Madhugiri-Chikkaballapura- Mulba gal Section Km 343.800 to Km 40 0.330 Lot -I of NH-234                                                                                                                                    | 50.66 | EPC        |   149.42 | 20-07-2 015   | 18-07-2 017   |   149.42 |    99.57 |
|   37 | Widening to two lanes with paved shoulders from Km. 483.591 toKm . 494.450 of NH-234 Chintamani t o Andhra Pradesh Border section                                                                                          | 10.86 | Item rat e |    63.31 | 10-01-2 017   | 14-12-2 017   |    63.31 |    44.02 |
|   38 | Improvements and Reconstruction to Two lane with Paved Shoulders from Km. 243.200 to Km. 290.200 of NH-234 Huliyar to Sira Section                                                                                         | 47    | EPC        |   241.61 | 14-02-2 017   | 13-02-2 019   |   241.61 |   178    |
|   39 | Widening to Four lane divided carr iageway from Km 205.20 to Km 22 0.00 of NH-206 Tumkur-Honnavar Section & widening to two lane wit h paved shoulder from Km 522.25 to 525.25 of NH-13 SM section in Shimoga city limits. | 18    | Item rat e |   103.74 | 09-02-2 017   | 08-02-2 019   |   103.74 |    78.6  |
|   40 | Widening to 2/4L with PS from Km .0 to 54.37 (Mah Border to Bidar) o f NH 50                                                                                                                                               | 54    | EPC        |   396.96 | 23-03-2 017   | 22-03-2 019   |   396.96 |   320.4  |
|   41 | Widening to two/four lane with pav ed shoulders from Km 34.00 to 70 .90 (Chittapur Cross to Start of Ya dgir Bypass) of NH150 of Gulbarg a-Wadi-Yadgir Section                                                             | 37    | EPC        |   314.9  | 01-03-2 017   | 30-03-2 019   |   314.9  |   236.8  |
|   42 | Improvements to road from Jubile e circle at Km. 427.68 to Narendra bypass at Km. 433.30 on in Dharw ad city limits                                                                                                        |  5.62 | Item rat e |    71.09 | 02-05-2 017   | 02-05-2 018   |    71.09 |    53.53 |
|   43 | Improvements to road from Banka pur chowk (km 405.200) chennam ma circle (km 407.700 of NH4) to o n old NH4( (SH 73 from km 249.00 to km 251.00) in Hubballi city limits                                                   |  2.5  | Item rat e |    39.09 | 24-06-2 017   | 23-05-2 018   |    39.09 |    30.09 |

|   44 | Widening from Two lane to Four la ne from Km.106.00 to 110.00 on A nkola-Gooty section of NH-63 in K alghatgi town limits            |     4 | EPC        |   50.24 | 03-06-2 017   | 02-05-2 018   |   50.24 |   40.09 |
|------|--------------------------------------------------------------------------------------------------------------------------------------|-------|------------|---------|---------------|---------------|---------|---------|
|   45 | Widening to 2-lane wih paved sho ulder from Km. 544.20 to 594.00 ( Hosamane cross to Pandavapura) Section of NH 150A.                | 49.1  | EPC        |  264.34 | 15-09-2 017   | 14-09-2 019   |  264.34 |  190.7  |
|   46 | Widening to 2L+PS from km 4.40 t o 56.00 of Nh 218 Bijapur-Hubli S ection in the state of karnataka                                  | 51    | EPC        |  258.02 | 28-09-2 017   | 27-09-2 019   |  258.02 |  230.77 |
|   47 | Widening to two lane to four lane f rom km 128.850 to km 142.750 of NH-63 Ankola Gooty section passi ng through Hubballi city limits | 13.4  | Item rat e |  171.6  | 27-06-2 018   | 26-06-2 020   |  171.6  |  100.88 |
|   48 | Construction of 4lane ROBs & its approaches in lieu of exitsing 56/T -C2 at km 0.517 on NH-367                                       |  0    | EPC        |   59.34 | 15-01-2 021   | 19-07-2 022   |   59.34 |   34.71 |
|   49 | Construction of 4 lane ROBand its approaches in lieu of existing level crossing 75 at Km.15 on NH 218                                |  1.51 | EPC        |   78.98 | 01-03-2 021   | 28-02-2 023   |   78.98 |   45.75 |
|   50 | Construction of Major Bridge at K m.180.865 across river Krishna on NH 167 Hagari Jadcherla section                                  |  0.7  | EPC        |  187.61 | 07-05-2 019   | 06-11-2 021   |  187.61 |    1.42 |
|   51 | Construction of 2 lane ROBand its approaches in lieu of existing level crossing No.130 at Km.48.3onNH 207 near Koraluru              |  0.01 | EPC        |   51.32 | 14-01-2 019   | 11-12-2 020   |   51.32 |    0.19 |
|   52 | Strengthening of road from Km.17 1.850 to Km.190.500 & Km.193.56 0 to Km.199.250 of NH 275 Bantw ala Bangalore section               | 24    | Item rat e |   21.14 | 29-12-2 018   | 28-06-2 019   |   21.14 |   18.54 |

|   53 | Widening to Two Lane with Paved Shoulders from Km. 646.324( old Ch. km: 603.600 ) to Km 658.824 ( old Ch. km:616.100 )and from Km 666.124 to Km 669.124 Jewargi - Chamrajnagara section onNH 150 A                                                                         |   14.38 | Item rat e   |   70.88 | 26-03-2 018   | 25-03-2 019   |   70.88 |   63.07 |
|------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|--------------|---------|---------------|---------------|---------|---------|
|   54 | Widening to two lane with paved s houlders from KM.2.00 to 15.980 o f Thirthahalli Megaravalli section o f NH-169A                                                                                                                                                         |   13.98 | Item rat e   |   86.27 | 12-03-2 018   | 11-03-2 020   |   86.27 |   67    |
|   55 | Widening to two lane with paved s houlder from Km.99.200 (Kottigeh ara) to Km.113.70(Mudigere Hand Post) of NH -73(NH-234)                                                                                                                                                 |   15    | Item rat e   |   48.7  | 28-05-2 018   | 30-11-2 019   |   48.7  |   45.03 |
|   56 | Widening to Two lane with paved s houlders from km 20.150 to km 40 .00 of BC road to Kottigehara Sect ion of NH-234 (New NH-73)                                                                                                                                            |   20    | EPC          |  159.7  | 09-07-2 018   | 08-01-2 020   |  159.7  |  138.6  |
|   57 | Reconstruction of Major Bridge at Km 648.17 and Minor Bridges at 6 50.204, Km 654.830, Km 655.93, Km660.030 & at Km663.300 on N H-169(Old NH 13) of Sholapur-Ma ngalore Section                                                                                            |    0    | Item rat e   |   49.35 | 14-07-2 018   | 23-07-2 019   |   49.35 |   30.7  |
|   58 | construction of four lane Ds.Ch.76 .040(ex.Km.77) to Ds.Ch.85.200(e x.Km.87) from parkala to Malpe se ction of NH-169A                                                                                                                                                     |    9    | Item rat e   |   98.29 | 29-10-2 018   | 28-10-2 020   |   98.29 |   84.38 |
|   59 | Reconstruction to two lane with pa ved shoulder Ds.Ch.442.180(Ex.K m.448.00) to Ds. Ch. 485.240 (Ex. kkm.494.000) of Huliyar to KB Cro ss section and from Ds.Ch. 532.10 0(Ex.Km.533.150 to Ds.Ch.539.10 0 (ex.km. 540.175) from KB Cross to Nelligere section of NH- 150A |   50    | EPC          |  242.61 | 02-08-2 019   | 30-01-2 021   |  242.61 |   88.64 |

|   60 | Construction of major bridge atKm .67.139 (parallel to the existing bri dge) on NH 169A of Thirtahalli Udi pi Section                                                                                          |     0 | EPC        |   15.44 | 11-12-2 019   | 10-12-2 021   |   15.44 |   5.52 |
|------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------|------------|---------|---------------|---------------|---------|--------|
|   61 | Construction of Major Bridge Acro ss Sharavathi Backwaters and app roches between Ambargodu and K alasavalli Near Sigandhur in Saga r Taluk on NH 369E                                                         |  2.44 | EPC        |  423.15 | 12-12-2 019   | 10-12-2 022   |  423.15 | 248.44 |
|   62 | Widening to Two lane/ Two lane w ith paved shoulder from existing in termediate lane from Km.60.000 to 110.000 (Old Km.590.000 to Km.6 40.00) of NH 169 (New No) (Old N H-13) of Solapur to Mangalore Se ction | 45.12 | EPC        |   96.08 | 29-10-2 020   | 28-10-2 022   |   96.08 |  70.27 |
|   63 | Strengthening from Km.93.200 to Km.132.314 of NH-275                                                                                                                                                           | 39.11 | EPC        |   30.5  | 29-10-2 020   | 28-09-2 021   |   30.5  |  24.57 |
|   64 | Construction of Retaining wall, RC C drains and Road Safety works in Sampaje Ghat section (Western G hat) in selected reaches from KM. 71.60 to 110.00 of NH-275                                               |  1.72 | EPC        |   58.8  | 18-09-2 020   | 17-03-2 022   |   58.8  |  51.3  |
|   65 | Strengthening of road from km 26 5.80 to 287.50 of NH-209 Chamar ajanagara to T.N. Border                                                                                                                      | 21.7  | EPC        |   13.53 | 10-07-2 020   | 09-01-2 021   |   13.53 |  10.05 |
|   66 | Construction of proposed 4 lane R OB and its approaches in lieu of e xisting level crossing No.48E                                                                                                             |  2.38 | EPC        |   91.07 | 18-09-2 020   | 17-09-2 022   |   91.07 |  65.51 |
|   67 | Construction of Minor Bridge Paral lel to existing Bridge at Km.112.30 0 on NH-63 of Ankola-Gooty secti on in Dastikoppa village, Kalaghat agi Taluka, Dharwad District                                        |  2.77 | Item rat e |   24.92 | 17-02-2 021   | 19-08-2 022   |   24.92 |  18.69 |
|   68 | Construction Of Two Lane With Pa ved Shoulders From Km.39.950 T o Km. 52.000 on NH-367 Bhanapu r- Gaddankeri Section                                                                                           | 12.5  | EPC        |   90.27 | 08-03-2 021   | 09-09-2 022   |   90.27 |  39.53 |

|   69 | Strengthening & Improvements fro m Km. 10.00 to 41.535 along with service road of NH-275K (Mysore Ring Road)                                                                                                                       |   31.53 | EPC   |   144.71 | 05-02-2 021   | 06-08-2 022   |   144.71 |   80.15 |
|------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|-------|----------|---------------|---------------|----------|---------|
|   70 | Balance work of contsruction of tw o/four lane with paved shoulder fro mKm. 54.370 to Km. 101.400 (Bid ar to Humnabad section) of NH-50                                                                                            |   47.03 | EPC   |   344.79 | 18-03-2 021   | 17-03-2 023   |   344.79 |   90.6  |
|   71 | Construction of Elevated corridor f rom Km. 135.650 to 136.300 on 6 3, from Km. 249 to Km. 250.050 o n old NH-4 and from Km. 192.910 to Km. 193.350 on NH-218 from d econgestion of traffic in Ranichenn amma circle in Hubli city |    3.6  | EPC   |   298    | 04-06-2 021   | 04-06-2 024   |   298    |   66.8  |
|   72 | Construction of Gauribidanur Bypa ss from 362.4 to 368.4 (excluding RUB from Km 364.360 to 365.670 ) to two lane with paved shoulder o n NH-234 (New no69)                                                                         |    6.1  | EPC   |    40.68 | 20-03-2 021   | 19-09-2 022   |    40.68 |    0.7  |
|   73 | Widening to 2 lane with paved sho ulders from design Km. 199.200 to design Km. 214.880 of (Ibrampura to Tekkalkote) of NH-150A Jewarg i-Chamrajnagar section                                                                       |   15.68 | EPC   |   118.93 | 09-01-2 022   | 08-07-2 023   |   118.93 |    0.59 |
|   74 | Construction of 2 lae composite R OB at Km. 525 (Ds Ch) of NH-13 C hitradurga Shimoga Section in Lie u of LC no 46 (Railway chainage K m. 60/830)                                                                                  |    0.01 | EPC   |    43.9  | 06-10-2 021   | 05-10-2 023   |    43.9  |    0    |
|   75 | Construction of Minor Bridges at K m.54.50, 64.20, 72.30, 80.60, 82.9 0, 91.40 and 93.01 of NH 766C                                                                                                                                |    0.01 | EPC   |    19.77 | 05-04-2 021   | 04-04-2 022   |    19.77 |   13.16 |
|   76 | Widening of Major Bridge at Ch 17 1.601 (Existing chainage 172.310) on NH- 150A (Jewaragi - Chamara jnagar Section)                                                                                                                |    0.5  | EPC   |    21.73 | 22-11-2 021   | 21-11-2 023   |    21.73 |    7.75 |

|   77 | â€œRoad Safety and providing pr otective works at damaged portion of road (Rigid Pavement) at km 40 +200 of NH 766C, Nagodi Ghat ad jacent to major tributary to Sharav athi River           |   0.1 | EPC   |   4.23 | 09-04-2 021   | 06-10-2 021   |   4.23 |   3.8 |
|------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------|-------|--------|---------------|---------------|--------|-------|
|   78 | Construction of Bridge across Tun ga river at Km 207.80 of NH 206 T umkur â€' Honnavara Section                                                                                              |  0.01 | EPC   |  20.12 | 29-09-2 021   | 26-09-2 023   |  20.12 |  9.06 |
|   79 | Construction of Major Bridge acros s Tunga river at KM 0 + 295 in ne w alignment NH-169 (old NH-13) o f shimoga - Mangalore section                                                          |  1.11 | EPC   |  55.62 | 29-11-2 021   | 28-11-2 023   |  55.62 | 17.32 |
|   80 | Widening from Existing intermedia te lane to Four lane in Sringeri To wn limits from ch 110.00 to ch 115 .00 (old ch 640.00 to 645.00) of N H-169 (old NH-13) of shimoga- Ma ngalore section |  5    | EPC   |  87.19 | 13-12-2 021   | 12-12-2 023   |  87.19 | 16.91 |
|   81 | ''Widening to Four Lane Divided C arriageway from Km 278.00 to Km 286.40 in Sagar Town limits on Tu mkur-Honnavara Section of NH-20 6 (new NH-69)                                            |  8.4  | EPC   |  77.19 | 03-01-2 022   | 02-01-2 023   |  77.19 |  5.04 |
|   82 | Construction of 4 lane ROBand its approaches in lieu of existing level crossing 18 at Km.620.60 on NH 1 50A                                                                                  |  1.15 | EPC   | 147.8  | 16-02-2 022   | 15-08-2 023   | 147.8  | 48.2  |
|   83 | Widening to Two Lane with Paved Shoulder / Four lane from Km. 105 .00 to 110.838 of NH 544DD Anan thapur Molkalmur Section                                                                   |  5.84 | EPC   |  32.13 | 07-01-2 022   | 06-01-2 023   |  32.13 | 13.5  |
|   84 | Providing Permanent restroration t o valley side slips occurred during monsoon of 2018-19 from Km237. 00 to 263.00 (Shiradi Ghat) of NH 75. Bangalore-Mangalore section                      |  0.01 | EPC   |  36.52 | -             | -             |  36.52 |  0    |
|   85 | Construction of Box cell bridge at Km. 116.416 at breached portion o f approaches of malaprabha Bridg e at NH-218 (konnur village)                                                           |  0.43 | EPC   |   6.56 | 24-01-2 022   | 23-12-2 022   |   6.56 |  0    |

|   86 | Providing Permanent restroration t o valley side slips occurred during monsoon of 2019-20 by soil nailin g with tie back system to RCC reta ining wall from Km86.20 to 99.20 ( Charmadi Gahat) of NH-73 (Old N H-234) Mangalore-Tumkur section   |   0.01 | EPC   |   19.36 | 18-05-2 022   | 17-11-2 023   |   19.36 |     0 |
|------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------|-------|---------|---------------|---------------|---------|-------|
|   87 | Balance work of Construction of T wo/Four lane with paved shoulder from Km 422.000 to 523.600 ( Chi tradurga to Shivamogga ) of NH-1 3                                                                                                           | 101.6  | EPC   |  516.96 | 31-12-2 021   | 30-06-2 024   |  516.96 |  0    |
|   88 | Construction of Two lane with pav ed shoulder from Km.0 to Km. 80 o n NH 548B (Vijayapura-Sankeswa r section)                                                                                                                                    |  79.7  | HAM   |  766.64 | -             | -             |  766.64 | 25.51 |
|   89 | Construction of 6 lane with service road RUB at Km. 5.46, Km. 7.06, K m7.86 and Km. 28.585 of Nh- 275 K (Mysore Ring Road)                                                                                                                       |   1.1  | EPC   |   85.18 | -             | -             |   85.18 |  0    |
|   90 | Widening to 2L with paved should er from Km 0.00 to Km 5.75 of NH -752K (Maharashtra/Karnataka Bo rder - halbarg section)                                                                                                                        |   5.75 | EPC   |   26.06 | -             | -             |   26.06 |  0    |
|   91 | Widening of existing road to 2 lane / 4 lane from Km 98.450 to Km 10 0.120 along with widening of existi ng Major Bridge near Manik Nagar at Km 99.225 of NH-50 (Bidar - Hu mnabad Section) as one time impr ovement                             |   1.67 | EPC   |   16.94 | -             | -             |   16.94 |  0    |
|   92 | Widening to 2 lane with paved sho ulder from Km. 103.225 (Pattadak al) to Km. 133.00 (Shirur cross) of NH-367                                                                                                                                    |  26.08 | EPC   |  264.14 | -             | -             |  264.14 |  0    |
|   93 | Widening to 4 lane from Km. 133.0 0 to 158.04 (design Chainage Km. 130.88 to 155.145) (Shirur Cross t o Gaddankeri) of NH-367                                                                                                                    |  24.27 | EPC   |  350.69 | -             | -             |  350.69 |  0    |

|   94 | Widening Of Two Lane With Pave d Shoulders From Km.33.160 To K m. 39.950 and Km.52.00 to 71.0 0 on NH-367 Bhanapur- Gaddank eri Section                                                                                                    |   25.07 | EPC   |   172.98 | 03-09-2 022   | -   |   172.98 |   0 |
|------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|-------|----------|---------------|-----|----------|-----|
|   95 | Construction of 4 lane ROB at Km . 22.80 and 2L Major Bridge at Km . 24.60 on Nh-150 across Kagina River including approaches from K m. 22.60 to Km. 25.17 of Nh-150 i n Kalaburagi district                                               |    2.57 | EPC   |    65.08 | -             | -   |    65.08 |   0 |
|   96 | Widening to 2-Lane with Paved Sh oulder from Design Km. 410.600 ( Existing Km. 413.740) to Design K m. 441.900 (Existing Km. 447.610 ) of Hiriyur - Huliyar Section of NH -150A                                                            |   31.3  | EPC   |   139.88 | -             | -   |   139.88 |   0 |
|   97 | Widening to two lane with paved s houlders from Km 0.00 (Siddapur) to Km 11.627 (Vijayapura) of NH-5 61A                                                                                                                                   |   11.63 | EPC   |    90.31 | -             | -   |    90.31 |   0 |
|   98 | Widening to intermediate/two lane to 2 lane with paved shoulder from Existing chanages Km 112.750 to 142.00 (Liingasur to Mudabal cros s) & from Km. 147.070 to Km. 149 .070 (Maski city limit) of Jewargi C hamrajnagar setion of NH-150A |   30.94 | EPC   |   255.88 | -             | -   |   255.88 |   0 |
|   99 | Widening to 2-Lane with Paved Sh oulders from Km 116.800 to 149.0 70(Design Changes) on Hosadurg a - Holalkere Section of NH-173                                                                                                           |   31.72 | EPC   |   170.34 | -             | -   |   170.34 |   0 |
|  100 | Widening to existing 2 lane with pa ved Shoulder from Km 15.980 (Me garavalli) to Km 30.750 (Agumbe) of NH-169A on Thirthahalli - Malpe section                                                                                            |   14.77 | EPC   |    96.2  | -             | -   |    96.2  |   0 |
|  101 | Widening Two lane with Paved sh oulder from Km 494.450 to Km 50 5.500 of NH-234 (Mulbagal to AP Border)                                                                                                                                    |   11.09 | EPC   |    97.5  | -             | -   |    97.5  |   0 |

|   102 | Providing road safety measures a nd Curve improvenments work fro mKm. 53.775 to Km. 55.060 at Bh aratipura Near Thirthalli of NH-169 on Shimoga-Mangalore section                                        |   0.01 | EPC   |   56.55 | -   | -   |   56.55 |   0 |
|-------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------|-------|---------|-----|-----|---------|-----|
|   103 | Widening to 2 lanes with paved sh oulders from Km 24.400 to 27.270 , 40.500 to 41.900, 84.300 to 88.2 00, 105.250 to 112.710, 161.550 t o 166.350, 174.120 to 176.120 an d 186.550 to 191.900 of NH 766C |  27.78 | EPC   |  218.93 | -   | -   |  218.93 |   0 |
|   104 | Widening to existing 2 lane with pa ved Shoulder to 4 Lane with paved shoulder from design Km 153.00 t o 168.27 (Mala Gate to Karkala) o f NH -169 on Shimoga - Mangalor e section                       |  15.27 | EPC   |  177.94 | -   | -   |  177.94 |   0 |
|   105 | Balance work of Rehabilitation and upgrading to 2lane/2lane with pav ed shoulder configuration and stre ngthening from from Km 343.80 to 400.33 of Gowribidanur-Chik Balla pur section                   |  51.5  | EPC   |  398.48 | -   | -   |  398.48 |   0 |
|   106 | Widening to 4 lane from Km 51.60 to 76.20 (Hebri to Parkala) and fro m Km 85.20 to 88.90 (Karavali jun ction to Malpe) of Thirthahalli-Udu pi-Malpe Section of NH-169A                                   |  28.3  | EPC   |  355.72 | -   | -   |  355.72 |   0 |
|   107 | Widening to two lane with paved S houlders from Km 40.00 to Km 75. 00 (Existing chainages) of Mangal ore - Tumkur section of NH-73                                                                       |  33.1  | EPC   |  718.52 | -   | -   |  718.52 |   0 |

ANNEXURE-II  REFERRED  TO  IN  REPLY  to  PART  (c)  OF  LOK  SABHA UNSTARRED QUESTION NO. 303 FOR ANSWER FOR 08.12.2022 ASKED BY  SHRI  NALIN  KUMAR  KATEEL  REGARDING  NH  PROJECTS  IN KARNATAKA.

Present status of Shiradi Ghat Tunnel, strengthening of BantwalBangalore Section of NH-275, widening of Thirthahalli-Malpe section and construction of four-lane highway from Parkala to Malpe on NH169A

| Sl. No                                                  | Name of the Project                                                                                             | Status                                                  | Status                                                                                                                                                                                                                                                                                                                                                                                                                                                                               | Status                                                                                                                                                                                                                                                                                                                                                                                                                                                                               |
|---------------------------------------------------------|-----------------------------------------------------------------------------------------------------------------|---------------------------------------------------------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| A)                                                      | Present status of Shiradi Ghat Tunnel To to with                                                                | Present status of Shiradi Ghat Tunnel To to with        | Construction of Tunnels in Shiradi Ghat section involves huge investments as well as difficulties in execution of work and may not be viable. facilitate immediate relief to the traffic, it was decided develop the existing 2-lane road to 4-lane configuration improvement in the geometrics by providing suitable retaining structures. Accordingly, DPR Consultant has already been engaged by NHAI for upgrading the existing 2-lane Highways to 4-lane Highways and DPR is in | Construction of Tunnels in Shiradi Ghat section involves huge investments as well as difficulties in execution of work and may not be viable. facilitate immediate relief to the traffic, it was decided develop the existing 2-lane road to 4-lane configuration improvement in the geometrics by providing suitable retaining structures. Accordingly, DPR Consultant has already been engaged by NHAI for upgrading the existing 2-lane Highways to 4-lane Highways and DPR is in |
| B) Strengthening of Bantwal-Bangalore Section of NH-275 | B) Strengthening of Bantwal-Bangalore Section of NH-275                                                         | B) Strengthening of Bantwal-Bangalore Section of NH-275 | B) Strengthening of Bantwal-Bangalore Section of NH-275                                                                                                                                                                                                                                                                                                                                                                                                                              | B) Strengthening of Bantwal-Bangalore Section of NH-275                                                                                                                                                                                                                                                                                                                                                                                                                              |
| Sl no                                                   | Name of the work                                                                                                | Length (Km) Cost (Rs.                                   | Length (Km) Cost (Rs.                                                                                                                                                                                                                                                                                                                                                                                                                                                                | Present status                                                                                                                                                                                                                                                                                                                                                                                                                                                                       |
| 1                                                       | Strengthening of Bantwal-Bengaluru section from Km 132.324 to Km 169.000 of NH-275.                             | 36.36 26.43                                             | 36.36 26.43                                                                                                                                                                                                                                                                                                                                                                                                                                                                          | Work Completed during year 2019- 20 and currently under Defect Liability Period.                                                                                                                                                                                                                                                                                                                                                                                                     |
| 2                                                       | Strengthening of Bantwala- Bengaluru section from Km 171.850 to Km 190.500 & Km 193.560 to Km 199.250 of NH-275 | 24.34 21.14                                             | 24.34 21.14                                                                                                                                                                                                                                                                                                                                                                                                                                                                          | Work completed on 30.04.2022 and currently under Defect Liability Period.                                                                                                                                                                                                                                                                                                                                                                                                            |
| 3                                                       | Strengthening of Bantwal - Bangalore Section from Km93.200 to Km 132.314 of NH-275.                             | 39.114 30.49                                            | 39.114 30.49                                                                                                                                                                                                                                                                                                                                                                                                                                                                         | Work is in progress with present physical progress of 96% and the likely date of completion is 31.03.2023 .                                                                                                                                                                                                                                                                                                                                                                          |
| 4                                                       | Madikeri - Mysore section of NH-275 (consisting of 5 Packages) -                                                |                                                         |                                                                                                                                                                                                                                                                                                                                                                                                                                                                                      | DPR for Pkg-I with a length of 27 Km is in progress and bids have been invited for Pkg II - V with a length of 92 Km                                                                                                                                                                                                                                                                                                                                                                 |

| 5   | Mysore - Nidagatta section of NH- 275 (Pkg II) 61.0                                                                      | 2283.50                                                            | Work is substantially completed and the likely date of completion is 28.02.2023                    |
|-----|--------------------------------------------------------------------------------------------------------------------------|--------------------------------------------------------------------|----------------------------------------------------------------------------------------------------|
| 6   | Nidagatta - Bangalore section of NH-275 (Pkg I) 56.2                                                                     | 2190.00                                                            | Work is substantially completed and the likely date of completion is 31.12.2022                    |
| C)  | Widening of Thirthahalli-Malpe section                                                                                   | Widening of Thirthahalli-Malpe section                             | Widening of Thirthahalli-Malpe section                                                             |
|     | Widening to 4-lane from Km 51.60 to 76.20 and from Km 85.20 to 88.90 of Thirthahalli-Udupi-Malpe Section of NH-169A 28.3 | 355.7                                                              | Work Awarded on 19.09.2022.                                                                        |
| D)  | Construction of four-lane highway from Parkala to Malpe on NH-169A                                                       | Construction of four-lane highway from Parkala to Malpe on NH-169A | Construction of four-lane highway from Parkala to Malpe on NH-169A                                 |
|     | Construction of 4-lane road from Parkala to Malpe section of NH-169A 9.00                                                | 98.46                                                              | Work is in progress with present progress of 92 % and the likely date of completion is 31.03.2023. |

****