Lok Sabha Question No. 1728 (UNSTARRED), answered on 2021-02-11
Subject: Maintenance of NH Projects in U.P
Ministry: ROAD TRANSPORT AND HIGHWAYS
Asked by: Maneka Sanjay Gandhi, Rekha Arun Verma

## be pleased to state:

- (a)  the  steps  taken/being  taken  by  the  Government  for  development and  maintenance  of  National  Highways  (NHs)  in  Uttar  Pradesh  (UP) during each of the last three years and the current year, NH-wise; (b) whether the works on NHs in UP are completed as per the schedule and  if  so,  the  details  of  the  works  completed,  under  progress  and pending as on date, NH-wise;
- (c) whether the Government has set up any mechanism for monitoring the work on NHs and if so, the details thereof;
- (d)  the  details  of  NHs  constructed  or  renovated  in  UP  by  National Highways Authority of India during the said period;
- (e)  the other steps taken by the Government to improve the condition of NHs in UP;
- (f)  the funds allocated and utilised on construction, maintenance and repair of NHs in UP during the said period, year-wise; and
- (g)  whether any obstacles are being faced by the Government in the implementation  of  NH  projects  in  the  State  and  if  so,  the  details thereof?

## ANSWER

## THE MINISTER OF ROAD TRANSPORT AND HIGHWAYS

## (SHRI NITIN JAIRAM GADKARI)

- a)  Government  has  identified  and  taken  up  development  of  various National  Highways  across  the  Uttar  Pradesh  by  bridging  critical infrastructure gaps through effective interventions like development of

## GOVERNMENT OF INDIA

## MINISTRY OF ROAD TRANSPORT AND HIGHWAYS

## LOK SABHA UNSTARRED QUESTION NO. 1728 ANSWERED ON 11 TH  February, 2021

## MAINTENANCE OF NH PROJECTS IN U.P.

1728. SHRIMATI MANEKA SANJAY GANDHI: SHRIMATI REKHA VERMA:

## Will the Minister of ROAD TRANSPORT AND HIGHWAYS

सड़क परिवहन औि िाजमार्ग मंत्री

Economic  Corridors,  Inter  Corridors  and  Feeder  Routes,  National Corridor Efficiency Improvement, Border and International connectivity roads and Green-field expressways. The maintenance of the National Highways  is  a  continuous  process  and  taken  up  as  per  schedule  of maintenance and emergent needs.

The details of the steps taken/being taken by the Government for development  and  maintenance  of  National  Highways  (NHs)  in  Uttar Pradesh (UP) during each of the last three years and the current year are at Annexure-A.

- b) The details of the works undertaken during each of last three years and current year with status are at Annexure-B.
- c) The projects are monitored by collecting real time data on a digital platform  named  'Project  Monitoring  &  Information  System  (PMIS)'. Works  are  regularly  monitored  through  frequent  review  meetings  at various levels of Regional Officers, Director General Road Development & Special Secretary, Secretary Road Transport & Highways, Minister of State and Minster Road Transport & Highways.
- d)  The  details  of  NHs  constructed  or  renovated  in  UP  by  National Highways Authority of India during the last three years and the current year are at Annexure-C.
- e)  The  government  regularly  advises  its  implementing  agencies  and field officers to frequently inspect the National Highways and take all necessary actions for improvements.
- f)  The  details  of  the  funds  allocated  and  utilised  on  construction, maintenance and repair of NHs in UP during the last three years and current year are at Annexure-D.
- g)  The  obstacles  faced  in  implementation  of  NH  projects  majorly pertain to preconstruction activities viz. land acquisition, forest clearance, utility shifting etc. However, these are resolved in close coordination with concerned authorities of central and state governments.

## ANNEXURE-A REFERRED TO IN REPLY TO PARA (a) OF THE LOK SABHA UN-STARRED QUESTION NO. 1728 DUE FOR ANSWER ON 11.2.2021 ASKED BY SHRIMATI MANEKA SANJAY GANDHI AND SHRIMATI REKHA VERMA REGARDING MAINTENANCE OF NH PROJECTS IN U.P.

| NH No.   | Length Awarded for development (Km)   | Length Awarded for development (Km)   | Length Awarded for development (Km)   | Length Awarded for development (Km)   | Length taken up for maintenance (km)   | Length taken up for maintenance (km)   | Length taken up for maintenance (km)   | Length taken up for maintenance (km)   |
|----------|---------------------------------------|---------------------------------------|---------------------------------------|---------------------------------------|----------------------------------------|----------------------------------------|----------------------------------------|----------------------------------------|
| NH No.   | 2020-21                               | 2019-20                               | 2018-19                               | 2017-18                               | 2020-21                                | 2019- 20                               | 2018-19                                | 2017-18                                |
| 76       | -                                     | -                                     | -                                     | 29.92                                 | 15.44                                  | 6.77                                   | -                                      | 17.00                                  |
| 24A      | -                                     | -                                     | -                                     | 10.20                                 | -                                      | -                                      | -                                      | -                                      |
| 96       | 9.90                                  | -                                     | 17.03                                 | 41.83                                 | -                                      | -                                      | -                                      | 10.96                                  |
| 730      | 19.00                                 | 51.84                                 | 124.92                                | 35.00                                 | -                                      | -                                      | -                                      | -                                      |
| 76E      | -                                     | -                                     | -                                     | 30.58                                 | -                                      | -                                      | -                                      | 9.90                                   |
| 931A     | -                                     | -                                     | -                                     | 10.00                                 | 30.47                                  | -                                      | 14.00                                  | -                                      |
| 75E      | 26.81                                 | 65.22                                 | -                                     | -                                     | -                                      | -                                      | 8.00                                   | 15.34                                  |
| 19       | -                                     | -                                     | -                                     | -                                     | -                                      | -                                      | -                                      | 28.00                                  |
| 232A     | -                                     | -                                     | -                                     | -                                     | -                                      | -                                      | -                                      | 42.70                                  |
| 29E      | -                                     | -                                     | 17.52                                 | -                                     | -                                      | -                                      | -                                      | 3.00                                   |
| 74       | -                                     | -                                     | -                                     | -                                     | -                                      | -                                      | -                                      | 13.43                                  |
| 91       | -                                     | -                                     | -                                     | -                                     | -                                      | -                                      | -                                      | 10.30                                  |
| 227A     | 9.00                                  | -                                     | 54.96                                 | -                                     | -                                      | -                                      | -                                      | -                                      |
| 28B      | -                                     | -                                     | -                                     | -                                     | 6.00                                   | 17.50                                  | 19.80                                  | -                                      |
| 91       | -                                     | -                                     | -                                     | -                                     | -                                      | -                                      | 42.03                                  | -                                      |
| 931      | -                                     | 6.35                                  | -                                     | -                                     | 59.30                                  | -                                      | -                                      | -                                      |
| 727H     | -                                     | 27.70                                 | -                                     | -                                     | 6.22                                   | 10.00                                  | -                                      | -                                      |
| 328      | -                                     | 25.80                                 | -                                     | -                                     | 38.60                                  | -                                      | -                                      | -                                      |
| 727G     | -                                     | 37.10                                 | -                                     | -                                     | -                                      | -                                      | -                                      | -                                      |

| 731A    | 28.96   | 59.19   | -      | -       | -     | -     | -   | -   |
|---------|---------|---------|--------|---------|-------|-------|-----|-----|
| 135C    | 15.00   | 18.40   | -      | -       | 9.60  | 32.00 | -   | -   |
| 72A     | -       | -       | -      | -       | 6.00  | 10.55 | -   | -   |
| 334A    | -       | -       | -      | -       | -     | 15.00 | -   | -   |
| 330     | -       | -       | -      | -       | -     | 44.80 | -   | -   |
| 91A     | 40.00   | -       | -      | -       | -     | -     | -   | -   |
| 730B    | -       | -       | -      | -       | 6.00  | -     | -   | -   |
| 731K    | -       | -       | -      | -       | 24.00 | -     | -   | -   |
| 28C     | -       | -       | -      | 5.56    | -     | -     | -   | -   |
| 91      |         |         |        | 45.83   |       |       |     |     |
| 91      |         |         |        | 45.2    |       |       |     |     |
| 91      |         |         |        | 61.21   |       |       |     |     |
| 2       |         |         |        | 145.066 |       |       |     |     |
| 24      |         |         |        | 99.86   |       |       |     |     |
| 709-B   |         |         | 61.41  |         |       |       |     |     |
| 709-B   |         |         | 62.772 |         |       |       |     |     |
| 334B    |         | 43.78   |        |         |       |       |     |     |
| 24(B-S) |         | 157.59  |        |         |       |       |     |     |
| 709-AD  |         | 35.78   |        |         |       |       |     |     |
| 709-AD  |         | 42.87   |        |         |       |       |     |     |
| 31      |         | 70      |        |         |       |       |     |     |
| 91      |         | 70      |        |         |       |       |     |     |

| 91            |       | 60.64   |       |       |       |
|---------------|-------|---------|-------|-------|-------|
| 119           | 54    |         |       |       |       |
| 74            | 74.46 |         |       |       |       |
| THDCIL        | 9.29  |         |       |       |       |
| 709 AD        |       |         |       | 35.78 | 35.78 |
| 709 AD        |       |         |       | 42.87 | 42.87 |
| 709 AD        |       |         |       | 26    | 26    |
| 709 AD        |       |         | 21.62 | 21.62 | 21.62 |
| 709 A(M-K)    |       |         |       | 83.78 |       |
| 530-B         |       |         |       | 228   |       |
| Agra Bypass   |       |         |       | 13    |       |
| 25            |       |         |       | 5     |       |
| 709-A ( M- G) |       |         |       | 50.24 |       |
| 731           |       |         | 266   |       |       |
| 734           |       |         | 54.5  |       |       |
| 119           |       |         | 16    |       | 40    |
| 31            |       |         | 70    |       |       |
| 2             |       |         | 19.83 |       |       |

| 91       |        |       |       |        |     | 70      |         |
|----------|--------|-------|-------|--------|-----|---------|---------|
| 91       |        |       |       |        |     | 60.64   |         |
| 24 (B-S) |        |       |       |        |     | 157     |         |
| 19       |        |       | 72.4  |        |     |         |         |
| 24       |        | 14.61 | 89.1  |        |     |         |         |
| 31       | 130.27 |       | 44.25 | 268.16 | 1.5 | 130.27  |         |
| 35       |        |       | 125.1 |        |     |         |         |
| 56       | 31.75  |       |       |        |     |         |         |
| 330A     | 60.22  |       |       | 108.15 |     | 108.835 |         |
| 97       |        |       |       |        |     |         | 56.2    |
| 28       |        |       |       | 15.89  |     |         |         |
| 7        |        |       |       |        |     |         | 125.165 |
| 232      |        |       |       |        |     | 13.15   |         |

## ANNEXURE-B REFERRED TO IN REPLY TO PARA (b) OF THE LOK SABHA UN-STARRED QUESTION NO. 1728 DUE FOR ANSWER ON 11.2.2021 ASKED BY SHRIMATI MANEKA SANJAY GANDHI AND SHRIMATI REKHA VERMA REGARDING MAINTENANCE OF NH PROJECTS IN U.P.

Year 2020-21

| NH No.   | Stretch / Package Name                                                          | Lengt h (Km)   |   TPC (Rs. Cr.) | Start / Appointed Date   | Scheduled Completio n date as per Contract   | Cum. Physical Progress (%) till last month (Km)   | Status (Completed/ in progress/ pending)   |
|----------|---------------------------------------------------------------------------------|----------------|-----------------|--------------------------|----------------------------------------------|---------------------------------------------------|--------------------------------------------|
| 75E      | Strengthening from Km.211.200 to 302.478 of NH-75E (New NH-39)                  | 26.81          |           29.63 | 07.10.202 0              | 06.04.2021                                   | 28%                                               | in progress                                |
| 731 A    | Strengthening from km.0.140 to km.96.000 of NH-731A                             | 28.96          |           41.01 | 17.12.202 0              | 16.09.2021                                   | 31%                                               | in progress                                |
| 227 A    | Widening & Strengthening from Km.94.000 to 115.000 of NH-227A (Ram Janaki Marg) | 9.00           |           37.52 | -                        | -                                            | -                                                 | pending (awarded, not appointed)           |
| 730      | Widening & Strengthening from Km.579.500 to 598.500 of NH-730                   | 19.00          |           69.67 | -                        | -                                            | -                                                 | pending (awarded, not appointed)           |
| 731K     | Strengthening from Km.79.350 to Km. 107.000 of NH-731K                          | 22.65          |           15.32 | -                        | -                                            | -                                                 | pending (yet to be awarded)                |
| 76       | Construction of ROB at Km.168.231 on NH-76                                      | 1 Job          |           63.75 | -                        | -                                            | -                                                 | pending (yet to be awarded)                |
| 328 A    | Widening & Strengthening from Km.0.000 to Km.13.000 of NH-328A                  | 11.00          |           52.85 | -                        | -                                            | -                                                 | pending (yet to be awarded)                |
| 727B     | Strengthening of NH-727B from Sikandarpur to Ballia (km.102.000 to km.136.900)  | 34.90          |           43.75 | -                        | -                                            | -                                                 | pending (yet to be awarded)                |

| 75E   | Construction of ROB at km.298.000 on NH-75E                            | 1 Job   |   28.69 | -   | -   | -   | pending (yet to be awarded)      |
|-------|------------------------------------------------------------------------|---------|---------|-----|-----|-----|----------------------------------|
| 731K  | Construction of minor bridge over Kaimuanala in Km.24 on NH-731K       | 1 Job   |    6.68 | -   | -   | -   | pending (awarded, not appointed) |
| 72A   | Construction of minor bridge over Mohand River on NH-72A (New NH- 307) | 1 Job   |    4.82 | -   | -   | -   | Proposed for de- sanction        |

## Year 2019-20

| NH No.   | Stretch / Package Name                                                                                          |   Lengt h (Km) |   TPC (Rs. Cr.) | Start / Appointed Date   | Scheduled Completio n date as per Contract   | Cum. Physical Progres s (%) till last month (Km)   | Status (Completed/ in progress/ pending)   |
|----------|-----------------------------------------------------------------------------------------------------------------|----------------|-----------------|--------------------------|----------------------------------------------|----------------------------------------------------|--------------------------------------------|
| 731A     | Strengthening from km.0.000 to km.96.600 (Muratganj to Mahewaghat) of NH-731A                                   |          59.19 |           60.97 | 17.08.2020               | 16.08.2021                                   | 46%                                                | in progress                                |
| 727 G    | Widening & Strengthening from km 0.000 to km 17.300, km 46.900 to km 48.600 & km 49.900 to km 68.000 of NH 727G |          37.1  |           73.5  | 02.06.2020               | 01.06.2021                                   | 100%                                               | completed                                  |
| 135C     | Widening & Strengthening from km.58.600 to km.77.000 of NH- 135C                                                |          18.4  |           39.37 | 15.07.2020               | 14.07.2021                                   | 86%                                                | in progress                                |
| 328      | Widening & Strengthening from km.71.000 to km.96.800 of NH- 328                                                 |          25.8  |           93.94 | 29.06.2020               | 28.06.2021                                   | 45%                                                | in progress                                |

| 727 H   | Widening & Strengthening from km 29.990 to km 46.220 & from km 99.275 to km 110.750 of NH- 727H        | 27.70   | 63.99    | 09.06.2020   | 08.06.2021   | 89%   | in progress                      |
|---------|--------------------------------------------------------------------------------------------------------|---------|----------|--------------|--------------|-------|----------------------------------|
| 75E     | Strengthening from Km.220.00 to 298.000 of NH-75E (New NH-39)                                          | 65.22   | 57.50    | 15.07.2020   | 14.07.2021   | 67%   | in progress                      |
| 135C    | Widening & Strengthening from Km.0.000 to Km.15.000 of NH- 135C                                        | 15.00   | 76.22    | 23.01.2021   | 22.01.2022   | -     | in progress                      |
| 91A     | Widening & Strengthening of section from Bharthanachowk to Kodarkoot (km. 0.00 to Km. 40.00) of NH-91A | 40.00   | 262.37   | -            | -            | -     | pending (awarded, not appointed) |
| 730     | Construction of two lane ROBs with approaches at km.103.907 & km.120.985 of NH-730                     | 1 Job   | 99.64    | 22.12.2020   | 20.06.22     | -     | in progress                      |
| 91      | Aligarh- Kanpur Section of NH-91 (Kalyanpur - NaviganjPkg-III)                                         | 61.21   | 2104.8 5 | 07.06.2019   | 06.06.2021   | 75.81 | In Progress                      |
| 709 B   | ShamliByapss- Saharanpur                                                                               | 62.772  | 807.21   | 30.09.2019   | 29.09.2021   | 18    | In Progress                      |
| 334- B  | 2 Laning with paved shoulder Meerut - Haryana Broder via Baghpat                                       | 43.78   | 371.37   | 01.02.2020   | 30.01.2022   | 39.5  | In Progress                      |
| 24      | Hapur Bypass -Moradabad including Hapur Bypass (km 50.00 - km 148.277)                                 | 99.86   | 2140.9 3 | 28-05-2019   | 22.11.2021   | 49.51 | In Progress                      |
| 24      | Balance Work of Bareilly-Sitapur Section from km. 262.00 to km. 413.20                                 | 157.59  | 697.42   | 17.12.2019   | 17.03.2021   | 18.08 | In Progress                      |

|   31 | Special repair & Maintenance of Ghazipur - Balia- UP/Bihar section from km. 405.030 to km. 535.30 on NH-31                    |   130.27 |   100 | 30/06/202 0   | 30/06/202 1   |   12 | In progress   |
|------|-------------------------------------------------------------------------------------------------------------------------------|----------|-------|---------------|---------------|------|---------------|
|   56 | Lucknow Ring Road Pkg-1 (Sultanpur Road to Behta Road) [Bypass connecting NH-56 at km. 17.40 and terminating near Behta Road] |    31.75 |  1728 | 07/02/202 0   | 06/02/202 3   |    8 | In progress   |

## Year 2018-19

| NH No.   | Stretch / Package Name                                                                                                            |   Length (Km) |   TPC (Rs. Cr.) | Start / Appointed Date   | Scheduled Completio n date as per Contract   | Cum. Physical Progress (%) till last month (Km)   | Status (Completed/ in progress/ pending)   |
|----------|-----------------------------------------------------------------------------------------------------------------------------------|---------------|-----------------|--------------------------|----------------------------------------------|---------------------------------------------------|--------------------------------------------|
| 96       | Construction of 6-lane Bridge on Ganga on NH-96 and its approaches in Phaphamau                                                   |          9.9  |         1948.25 | -                        | -                                            | -                                                 | pending (awarded, not appointed)           |
| 227A     | Improvement and up-gradation to two lane with paved shoulder from km.0.00 (Chhawni) to km.55.00 (near Chhapia village) of NH-227A |         54.96 |          281.45 | 01.07.2019               | 30.06.2021                                   | 40%                                               | in progress                                |
| 24A      | Construction of four-lane flyover at km 2.500 on NH-24A                                                                           |          1.83 |           95.42 | 01.06.2019               | 30.11.2020                                   | 80%                                               | in progress                                |
| 931      | Construction of Amethi Bypass on NH-931 from km.0+000 km to km.6+346 km in Amethi City                                            |          6.35 |           88.54 | 12.09.2019               | 11.03.2021                                   | 35%                                               | in progress                                |

| 91    | Aligarh-Kanpur (Pkg I) [Aligarh- Bhadwas]             |   45.83 |   1549.19 | 25-02-2019   | 24.02.2021   |   31.28 | In Progress             |
|-------|-------------------------------------------------------|---------|-----------|--------------|--------------|---------|-------------------------|
| 91    | Aligarh-Kanpur (Pkg II) [Bhadwas to Kalyanpur]        |  45.2   |   2047.92 | 29-01-2019   | 28.01.2021   |   76.33 | In Progress             |
| 2     | Chakeri Allahabad                                     | 145.066 |   4548.84 | 12-01-2019   | 09.07.2021   |   51.71 | In Progress             |
| 709 B | EPE Crossing to start of Shamli Bypass                |  61.41  |    726.33 | 21-11-2018   | 23.05.2020   |   99    | Substantially Completed |
| 24    | Lucknow Ring Road Pkg 3A (Sitapur Road to Kursi Road) |  14.61  |    298    | 15/01/201 9  | 15/01/2021   |   42    | In progress             |

Year 2017-18

| NH No.   | Stretch / Package Name                                                           |   Length (Km) |   TPC (Rs. Cr.) | Start / Appointed Date   | Scheduled Completion date as per Contract   | Cum. Physical Progress (%) till last month (Km)   | Status (Completed/ in progress/ pending)   |
|----------|----------------------------------------------------------------------------------|---------------|-----------------|--------------------------|---------------------------------------------|---------------------------------------------------|--------------------------------------------|
| 28C      | Improvement of bypassed sectionof NH-28C (New NH-927) from Km.127.730 to 133.290 |          5.56 |            5.32 | 06.01.2018               | 05.07.2018                                  | 100%                                              | completed                                  |

| 96   | PR from Km.135.230 to 141.800 and Km.149.400 to 153.795 of NH-96                                                   |   10.97 |   5.07 | 30.11.2017   | 28.02.2018   | 100%   | completed   |
|------|--------------------------------------------------------------------------------------------------------------------|---------|--------|--------------|--------------|--------|-------------|
| 29E  | Four lane widening and strengthening of NH-29E from Km.81.420 (Jungle Kaudiya) to Km.98.945 (MohaddipurChouk road) |   17.52 | 323.36 | 19.02.2019   | 18.08.2020   | 58%    | in progress |
| 730  | Rehabilitation and up-gradation from Km.323.745 to Km.351.000 of NH-730                                            |   27.26 | 212.99 | 15.12.2018   | 14.06.2020   | 100%   | completed   |
| 931A | Strentghening from Km.30.500 to 40.500 of NH- 931A                                                                 |   10    |  11.6  | 04.05.2018   | 03.11.2018   | 100%   | completed   |
| 730  | Rehabilitation and up-gradation from Km.537.00 to Km.564.750 of NH-730                                             |   27.75 | 242.05 | 11.10.2018   | 10.04.2020   | 78%    | in progress |
| 730  | Rehabilitation and up-gradation from Km.484.00 to Km.505.120 of                                                    |   21.12 | 185.18 | 18.02.2019   | 17.02.2020   | 100%   | completed   |

|     | NH-730                                                                                                                       |       |         |            |            |       |                         |
|-----|------------------------------------------------------------------------------------------------------------------------------|-------|---------|------------|------------|-------|-------------------------|
|  96 | Rehabilitation and Up-gradation of NH-96 from Km.135.230 to Km.153.000 to Four Lane with paved shoulders                     | 17.03 |  306.59 | 02.12.2019 | 01.06.2021 | 38%   | in progress             |
| 235 | Meerut- Bulandshahr section                                                                                                  | 61.19 | 2179.56 | 28.04.2017 | 25-10-2019 | 99.68 | Substantially Completed |
|  31 | Varanasi Ring Road (Pkg-II, Phase -II) connecting Sandaha Village (km 11.70 / NH- 29) with Revasa Village (km 818.80 / NH-2) | 27.27 | 1448    | 15/02/2019 | 13/02/2022 | 16    | In progress             |
|  35 | Lalganj- Hanumana km 96.80 - km 140.200                                                                                      | 43.4  | 1232    | 01/02/2019 | 27/10/2021 | 65    | In progress             |
|  35 | Dagamagpur to Lalganj (km 49.1 - km 96.8)                                                                                    | 47.7  | 1429    | 13/12/2018 | 07/09/2021 | 72    | In progress             |
|  35 | Varanasi- Degamapur [km. 15.1 - km. 49.1]                                                                                    | 34    | 1248    | 09/08/2019 | 04/05/2022 | 32    | In progress             |
|  31 | 4L Bypass connecting NH-2                                                                                                    | 16.98 |  963    | 15/09/2019 | 13/03/2022 | 37    | In progress             |

|    | (Rakhauna Village km. 782.546 of NH-2) with NH-56 (Vajidpur Village km. 271.300 of NH-56) of Varanasi Ring Road (Pkg-I, Phase -II) from km. 0.00 to km. 16.400 i/c Interchange Loop at NH-2   |      |      |            |            |    |             |
|----|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------|------|------------|------------|----|-------------|
| 24 | Lucknow Ring Road Pkg-2 (Behta Road to Sitapur Road)                                                                                                                                          | 32.9 | 1003 | 09/12/2018 | 05/12/2021 | 32 | In progress |

## ANNEXURE-C REFERRED TO IN REPLY TO PARA (d) OF THE LOK SABHA UN-STARRED QUESTION NO. 1728 DUE FOR ANSWER ON 11.2.2021 ASKED BY SHRIMATI MANEKA SANJAY GANDHI AND SHRIMATI REKHA VERMA REGARDING MAINTENANCE OF NH PROJECTS IN U.P.

| NH No.     | Length Constructed by NHAI (Km)   | Length Constructed by NHAI (Km)   | Length Constructed by NHAI (Km)   | Length Constructed by NHAI (Km)   | Length renovated by NHAI (Km)   | Length renovated by NHAI (Km)   | Length renovated by NHAI (Km)   | Length renovated by NHAI (Km)   |
|------------|-----------------------------------|-----------------------------------|-----------------------------------|-----------------------------------|---------------------------------|---------------------------------|---------------------------------|---------------------------------|
| NH No.     | 2020-21                           | 2019-20                           | 2018-19                           | 2017-18                           | 2020-21                         | 2019-20                         | 2018-19                         | 2017-18                         |
| 91 Pkg-1   | 9.8                               | 0                                 | 4                                 | N/A                               | N/A                             |                                 |                                 |                                 |
| 91 Pkg-2   | 28.4                              | 8.5                               | 5                                 | N/A                               | N/A                             |                                 |                                 |                                 |
| 91 Pkg-3   | 17.2                              | 35.3                              | 0                                 | N/A                               | N/A                             |                                 |                                 |                                 |
| 235        | 2.4                               | 21.5                              | 33.5                              | N/A                               | N/A                             |                                 |                                 |                                 |
| 709B Pkg-I | 24.4                              | 37                                | 0                                 | N/A                               | N/A                             |                                 |                                 |                                 |
| 709B Pkg-2 | 16.8                              | 0                                 | 0                                 | N/A                               | N/A                             |                                 |                                 |                                 |
| 2          | 3.3                               | 17.7                              | 45                                | N/A                               | N/A                             |                                 |                                 |                                 |
| 19(2 )     | 35.5                              | 57                                | 22                                | N/A                               | N/A                             |                                 |                                 |                                 |
| 9(24)      | 27.3                              | 13.6                              | 0                                 | N/A                               | N/A                             |                                 |                                 |                                 |
| 93         | 0.3                               | 0.3                               | 34                                | N/A                               | N/A                             |                                 |                                 |                                 |
| 334-B      | 19.5                              | 0                                 | 0                                 | N/A                               | N/A                             |                                 |                                 |                                 |

| 709 AD Pkg-I   | 0   | 0   |    0 | N/A   |       |       |       |      |
|----------------|-----|-----|------|-------|-------|-------|-------|------|
| 709 AD Pkg-II  | 0   | 0   |  0   | N/A   |       |       |       |      |
| 24             | 5.7 | 0   |  0   | N/A   |       |       |       |      |
| 74             | 0   | 0.3 | 12.8 | N/A   |       |       |       |      |
| 9(24)          | 0   | 0   |  1.5 | N/A   |       |       |       |      |
| 27(25)         | 0   | 0   |  1.3 | N/A   |       |       |       |      |
| 927            |     |     |  0   | 0     |       |       |       |      |
| 29E            | 4   | 13  |  0   |       |       |       |       |      |
| 731            | 12  | 5   | 17   | 15    |       |       |       |      |
| 31             | 17  | 20  | 25   | 17    | 10    | 58.27 | 72    |      |
| 28             | 15  | 15  | 20   | 5     | 15.89 |       |       |      |
| 233            |     | 10  | 21   |       |       |       |       |      |
| 128            |     | 15  | 15   |       |       |       |       |      |
| 19             | 15  | 20  | 17   |       |       |       |       |      |
| 232            |     |     | 15   | 50    |       | 9.61  | 3.54  | 5.05 |
| 24B            |     | 10  | 20   |       |       |       |       |      |
| 35             | 20  | 24  |  7   |       |       |       | 37.65 | 88   |
| 135            | 10  | 22  |  3   |       |       |       |       |      |

| 56    |       |       |       |    | 89     |         |        |       |
|-------|-------|-------|-------|----|--------|---------|--------|-------|
| 330A  |       |       |       |    | 108.15 | 108.835 |        |       |
| 97    |       |       |       |    |        | 22.48   | 33.72  |       |
| 29    | 32    | 17    | 20    | 5  |        |         |        |       |
| Total | 315.6 | 362.2 | 339.1 | 92 | 223.04 | 199.195 | 146.91 | 93.05 |

ANNEXURE-D REFERRED TO IN REPLY TO PARA (f) OF THE LOK SABHA UN-STARRED QUESTION NO. 1728 DUE FOR ANSWER ON 11.2.2021 ASKED BY SHRIMATI MANEKA SANJAY GANDHI AND SHRIMATI REKHA VERMA REGARDING MAINTENANCE OF NH PROJECTS IN U.P.

|                                                     | Funds allocated and utilised on construction, maintenance and repair (In Rs. Crore )   | Funds allocated and utilised on construction, maintenance and repair (In Rs. Crore )   | Funds allocated and utilised on construction, maintenance and repair (In Rs. Crore )   | Funds allocated and utilised on construction, maintenance and repair (In Rs. Crore )   | Funds allocated and utilised on construction, maintenance and repair (In Rs. Crore )   | Funds allocated and utilised on construction, maintenance and repair (In Rs. Crore )   | Funds allocated and utilised on construction, maintenance and repair (In Rs. Crore )   | Funds allocated and utilised on construction, maintenance and repair (In Rs. Crore )   |
|-----------------------------------------------------|----------------------------------------------------------------------------------------|----------------------------------------------------------------------------------------|----------------------------------------------------------------------------------------|----------------------------------------------------------------------------------------|----------------------------------------------------------------------------------------|----------------------------------------------------------------------------------------|----------------------------------------------------------------------------------------|----------------------------------------------------------------------------------------|
| NH No.                                              | 2020-21                                                                                | 2020-21                                                                                | 2019-20                                                                                | 2019-20                                                                                | 2018-19                                                                                | 2018-19                                                                                | 2017-18                                                                                | 2017-18                                                                                |
|                                                     | Allocated                                                                              | Utilised                                                                               | Allocated                                                                              | Utilised                                                                               | Allocated                                                                              | Utilised                                                                               | Allocated                                                                              | Utilised                                                                               |
| For the National Highways entrusted with State PWD. | 1585.73                                                                                | 1455.49                                                                                | 1872.92                                                                                | 1853.30                                                                                | 1881.60                                                                                | 1880.16                                                                                | 1053.05                                                                                | 1049.77                                                                                |
| For the National Highways entrusted with NHAI.      | -                                                                                      | 4784.20                                                                                | -                                                                                      | 7073.96                                                                                | -                                                                                      | 7615.41                                                                                | -                                                                                      | 6154.44                                                                                |

## XXXXX