Lok Sabha Question No. 164 (STARRED), answered on 2021-02-12
Subject: Setting up of AIIMS like Institutions
Ministry: HEALTH AND FAMILY WELFARE
Asked by: Adoor Prakash, Abdul Majeed Ariff

## GOVERNMENT OF INDIA MINISTRY OF HEALTH AND FAMILY WELFARE DEPARTMENT OF HEALTH AND FAMILY WELFARE

## LOK SABHA STARRED QUESTION NO. 164 TO BE ANSWERED ON THE 12 TH FEBRUARY , 2021 SETTING UP OF AIIMS LIKE INSTITUTIONS

*164. ADV. ADOOR PRA KASH: ADV. A.M. ARIFF:

Will the Minister of HEALTH AND FAMILY WELFARE be pleased to state:

- (a) the details of the AIIMS like institutions sanctioned since 2014, s their completion, funds allocated and utilised for each project, State/UT - wise;
- (b)  w hether  there  has  been  delay  in  completion  of  any  of  these  AIIMS  l institutions, if so, the details thereof and the reasons therefor, projec - wise and State/ UT - wise;
- (c)  the  details  of  the  proposals  received  from  States  including  Keral Maharashtr a for establishing AIIMS like institutions and the action taken b Government on each such proposal, State/UT - wise; and
- (d)  the  time  by  which  each  of  the  sanctioned  AIIMS  like  institution  wi functional/ operational, State/UTwise and project - wise?

## THE MINISTER OF HEALTH AND FAMILY WELFARE

## ANSWER (DR. HARSH VARDHAN)

- (a)to ( d)A Statement is laid on the Table of the House.

## STATEME NT REFERRED TO IN REPLY TO LOK SABHA STARRED QUESTION NO. 164* FOR 12 TH FEBRUARY , 2021

(a)to (d ) 15new AIIMS have been sanctioned since 2014 under Pradhan MantriSwasthya Suraksha Yojana (PMSSY). The details of 15 new AIIMS including total approved cost, funds released, status of their complet reasons for delay are at Annexure.

Apa rt  from  22  new  AIIMS  which  have  been  sanctioned  under PMSSY since its inception, proposals for setting up AIIMS like institutions have  been  received  from  Arunachal  Pradesh,  Goa,  Karnataka,  Kerala, Tripura, Sikkim and Mizoram. AIIMS are being set up in vari ous parts of the country in a phased manner as per budget announcements keeping i view  gaps  in  tertiary  healthcare  infrastructures  in  different  region country .

## DETAILS OF NEW AIIMS (15) UNDER PMSSY

|   S. No. | Location of AIIMS under PMSSY   |   Approved Cost (Rs Cr) |   Fund released (Rs Cr) | Expected date for completion               | Physical Progress                                                                                                | Reasons for delay                                                                                                                                                                                   |
|----------|---------------------------------|-------------------------|-------------------------|--------------------------------------------|------------------------------------------------------------------------------------------------------------------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|        1 | Mangalagiri in Andhra Pradesh   |                 1618    |                  782.29 | June, 2021                                 | Progress of work:  Phase I- OPD Block & Residential Complex: 95%  Phase II - Hospital and Academic Campus: 60% | i.Non - availability of ii. Delay in arrangement water supply, storm disposal drain, approach road to shifting of existing campus, by State Govt. iii. There has been due to Covid- 19 pandemic.    |
|        2 | Nagpur in Maharashtra           |                 1577    |                  932.21 | June, 2021                                 | Progress of work:  Phase I- OPD Block & Residential Complex: 98%  Phase II - Hospital and Academic Campus: 80% | i.Delay in shifting of Tower, waterline, electrical cable, of drain passing the AIIMS Site by State Govt. ii. There has been due to Covid- 19 pandemic.                                             |
|        3 | Kalyani in West Bengal          |                 1754    |                  882.91 | June, 2021                                 | Progress of work:  Phase I- OPD Block & Residential Complex: 85%  Phase II - Hospital and Academic Campus: 72% | i.Delay in providing of connection of and water supply Work of storm disposal by State Govt. ii. Shortage of good inside the AIIMS Kaly ani campus. iii. There has been due to Covid - 19 pandemic. |
|        4 | Gorakhpur in Uttar Pradesh      |                 1011    |                  702.54 | June, 2021                                 | Construction in EPC Mode in progress (76.29%)                                                                    | i.Initial delays in over of encumbrance land from the State ii.There has been due to Covid - 19 pandemic.                                                                                           |
|        5 | Bathinda in Punjab              |                  925    |                  597.95 | June, 2021                                 | Construction in EPC Mode in progress (75.56%)                                                                    | There has been setback toCovid- 19 pandemic..                                                                                                                                                       |
|        6 | Guwahati in Assam               |                 1123    |                  341.73 | June, 2022                                 | Construction in EPC Mode in progress (36.42%)                                                                    | i.Delay in earth filling site by the State Govt. ii. There has been due to Covid- 19 pandemic.                                                                                                      |
|        7 | Bilaspur in Himachal Pradesh    |                 1471.04 |                  750.45 | Dec, 2021                                  | Construction in EPC Mode in progress. (48%)                                                                      | i.Order restricting trees in FCA areas hampered the progress project in past. ii. There has been due to Covid- 19 pandemic.                                                                         |
|        8 | Madurai in Tamil Nadu           |                 1264    |                   12.35 | Sep, 2022 (Depends on JICA collaboratio n) | Funding from JICA being sought.                                                                                  | Delay in approval of JICA funding .                                                                                                                                                                 |

## Annexure

main setback

the electricity

and water

earth setback

setback

|   9 | Darbhanga in Bihar     |   1264 |      0 | Sep, 2024   | Pre- investment activities progress.                                                                                                                         | in -                                                   |
|-----|------------------------|--------|--------|-------------|--------------------------------------------------------------------------------------------------------------------------------------------------------------|--------------------------------------------------------|
|  10 | Samba in Jammu         |   1661 | 248.33 | Jan, 2023   | Construction Work in progress -7%                                                                                                                            | -                                                      |
|  11 | Awantipura in Kashmir  |   1828 |  84.51 | Jan, 2025   | Pre- investment activities progress. Master plan finalized. Construction agency for main work appointed by CPWD.                                             | in the -                                               |
|  12 | Deoghar in Jharkhand   |   1103 | 242.94 | March, 2022 | Construction Work progress -24%.                                                                                                                             | in There has been setback Covid- 19 pandemic.          |
|  13 | Rajkot in Gujarat      |   1195 |   7.2  | Oct, 2022   | Pre- investment activities progress. Executing Agency for the main work appointed. Design Consultant appointed. Construction agency for main work appointed. | in the -                                               |
|  14 | Bibinagar in Telangana |   1028 |  22.78 | Sep, 2022   | Pre- investment work progress. Executing Agency for the main work appointed. Design Consultant appointed.                                                    | in -                                                   |
|  15 | Manethi in Haryana     |   1299 |   0    | Feb, 2023   | Encumbrance free land to be handed over by Govt.                                                                                                             | yet State Delay in handing over encumbrance free land. |

of