Lok Sabha Question No. 2551 (UNSTARRED), answered on 2022-03-17
Subject: Metro Rail Network
Ministry: HOUSING AND URBAN AFFAIRS
Asked by: Omprakash Bhupalsinh alias Pawan Rajenimbalkar, Gautham Sigamani Pon, Dhanush M Kumar, C.N. Annadurai, Gajanan Chandrakant Kirtikar, Ganesan Selvam, Manjulata Mandal

## GOVERNMENT OF INDIA

## MINISTRY OF HOUSING AND URBAN AFFAIRS LOK SABHA

UNSTARRED QUESTION NO. 2551

TO BE ANSWERED ON MARCH 17, 2022

## METRO RAIL NETWORK

NO. 2551. SHRI

OMPRAKASH

BHUPALSINH

ALIAS

PAWAN

RAJENIMBALKAR:

SHRI GAUTHAM SIGAMANI PON:

SHRI DHANUSH MS KUMAR:

SHRI CN. ANNADURA:

SHRI GAJANAN KIRTIKAR:

SHRI SELVAM G.:

SHRIMATI MANJULATA MANDAL:

Will the Minister of HOUSING AND URBAN AFFAIRS be pleased to state:

- (a) the total length of metro rail network in operation in the country and
- the criteria for setting up of metro rail network;
- (b) the details of metro rail proposals received during each of last three years and the current year, stretch, city and
- StatelUnion  Territorywise along with the estimated cost of each stretch;
- the details of proposals cleared and Iying pending State-wise along with the reasons for pendency and the time which pending proposals are likely to be cleared;
- the funds sanctioned, released and utilized by the Government and private partners during above period for various projects, stretch, city and StatelUnion Territory-wise;
- e) the progress of various under construction and sanctioned metro rail stretches and the time by which these are likely to be completed and operationalised, stretch and city-wise; and
- the other steps taken by the Government to popularize metro network in the
- country?

## ANSWER

## THE MINISTER OF STATE IN THE MINISTRY OF HOUSING AND URBAN AFFAIRS

## (SHRI KAUSHAL KISHORE)

- (a) At present, about 754 kms of metro rail network is operational in the country: Urban transport, which is an integral part of urban development, is a state subject: Hence, respective StatelUnion Territory (UT) Governments are responsible for initiating, developing and funding urban transport infrastructure including metro rail projects: As per Metro Rail Policy, 2017, the Central Government considers financial assistance for metro rail proposals in cities or urban agglomerates based on the feasibility of the proposal and availability of resources, as and when posed by the concerned StatelUnion Territory (UT) Government:
- (b) & (c) The details of metro rail proposals received from various StatelUnion Territory (UT) Governments for central financial assistance, in each of the and the current year, stretch, city, StatelUtwise, along with the estimated cost and the present status, are given in Annexure Metro rail projects are cost intensive which require extensive Inter-Ministerial consultations and their approval depends on feasibility of projects and availability of resources- No time limit can be   specified for sanction of the project:
- d) The funds allocated and released by Government of India to agencies implementing metro rail projects and the funds spent by private partners for various metro rail projects  during the last three years and current year, stretch, and StatelUT-wise are given in Annexure and IL-A respectively: city

- (e) The progress of various sanctioned and under construction metro rail projects, stretch and city-wise, along with the expected date of completion, is given in Annexure
- Metro rail being the fast, safe, comfortable, energy efficient, and environment friendly has emerged as popular mode of public transport in urban areasFor systematic planning and  implementation of metro rail systems in more comprehensive and sustainable manner, Government of India has issued Metro Rail Policy-2017 which endeavors to focus on enhancing the feasibility of metro rail projects from economic, social and environmental perspective and act as a guide to state governments for preparing comprehensive proposals for metro rail projects. The policy also enables innovative financing through Transit Oriented Development (TOD) and Value Capture Finance (VCF): Provision of necessarily including feeder systems, last mile connectivity through pedestrian pathways, NonMotorized Transport (NMT) infrastructure, and induction of  facilities for Para transit modes etc incentivize metro rail ridership:

*****

Annexure

ANNEXURE REFERRED TO IN REPLY TO PART (b) & (c) OF THE LOK SABHA QUESTION NO. 2551 FOR ANSWER ON 17.03.2022 REGARDING METRO RAIL NETWORK

DETAILS OF METRO RAIL PROPOSALS RECEIVED FROM VARIOUS STATEIUNION TERRITORY (UT) GOVERNMENTS FOR CENTRAL FINANCIAL ASSISTANCE, IN EACH OF THE LAST THREE YEARS AND THE CURRENT YEAR, STRETCH, CITY, STATEIUT-WISE, ALONG WITH THE ESTIMATED COMPLETION COST AND THE PRESENT STATUS

| Sr No   | FY of Recei pt of Prop osal   | StatelUt              | Cities                  | Name of Project                                                                 | Stretch (in Kms)   | Estimate Completi on Cost (in % Cr)   | Present Status                                                                                                               |
|---------|-------------------------------|-----------------------|-------------------------|---------------------------------------------------------------------------------|--------------------|---------------------------------------|------------------------------------------------------------------------------------------------------------------------------|
|         | 2018- 19                      | Xarnataka             | Bangalore               | Bangalore Metro Rail Project Phase 2A & 2B                                      |                    | Approved                              | 14,788.101]                                                                                                                  |
| 2       | 2018- 19                      | UUttar Pradesh        | Kanpur                  | Kanpur Metro Rail Project                                                       |                    | 11,076.48                             | 14,788.101]                                                                                                                  |
| 3.      | 2018- 19                      | UUttar Pradesh        |                         | Agra Metro Rail Project_                                                        |                    | 8,379.62                              | 14,788.101]                                                                                                                  |
| 4.      | 2018- 19                      | Bihar                 | Patna                   | Patna Metro Rail Project                                                        | 32.507             | 13,365.77                             | 14,788.101]                                                                                                                  |
| 5_      | 2018- 19                      | (Gujarat              | Surat                   | Surat Metro Rail Project                                                        |                    | 12,020.32                             | 14,788.101]                                                                                                                  |
| 6_      | 2018- 19                      | (Gujarat              | Ahmedabad, Gandhi Nagar | Ahmedabad Metro Rail Project Phase II                                           | 28.254             |                                       | 14,788.101]                                                                                                                  |
|         | 2018- 19                      | Pelhi, Haryana pelhi, | Rewari                  | Delhi Gurugram SNB (Shahjahanpur- Neemrana-Behror) Urban Complex RRTS Corridor  |                    |                                       | The approval of Government of National Capital Territory (GNCTD) of Delhi with financial commitment has not be received yet: |
|         | 2018- 19                      | Kerala                |                         | Kochi Metro Rail Project Phase II                                               | 11.20              |                                       | The proposal is in various stages of appraisall approval                                                                     |
| 9_      | 2018- 19                      | TTamil Nadu           | Chennai                 | Chennai Metro Rail Project Phase_ WL                                            | 118.9              | 63,246                                | The proposal is in various stages of                                                                                         |
| 10.     | 2018- 19                      | Maharashtra           | Nagpur                  | Nagpur Metro Rail Project Phase II                                              |                    | 6,708.001                             | The proposal is in various stages of                                                                                         |
| 11_     | 2019- 20                      | Delhi                 | Delhi                   | Remaining three corridors of Delhi Metro Phase-IV Projects                      | 43.677             |                                       | approval                                                                                                                     |
| 12.     |                               | Maharashtra           | Nashik                  | Nashik MetroNeo Project                                                         | 33.001             | 2,092.22                              |                                                                                                                              |
| 13.     |                               | pelhi                 | Delhi                   | MetroLite corridor between Kirti Nagar Bamnoli village (ECC, Sector 25, Dwarka) | 19.09              | 2672.961                              | Proposal returned due to pending approval of GNCTD                                                                           |
| 14.     | 2020- 21                      | Uttar Pradesh         | Gorakhpur               | Gorakhpur MetroLite Project                                                     | 15.14              |                                       | The proposals are in various stages                                                                                          |

| 15.   |                    | IGreater Noida   | Extension of Noida- Greater Noida Metro Rail                    | 14.958       | 2,456.001 of appraisall approval:                                                                                                                                                                                                                                                                                     |
|-------|--------------------|------------------|-----------------------------------------------------------------|--------------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| 16.   | Kerala             | Kochi            | Kochi Metro Phase 1A                                            | 2.001        | 710.92                                                                                                                                                                                                                                                                                                                |
| 17_   |                    | Kozhikode        | Kozhikode Light Metro Project                                   | 13.3         | 2,850.00 Government of Kerala has been advised to revisit and align the proposal in                                                                                                                                                                                                                                   |
| 18.   |                    | Thiruvananth     | Thiruvananthapuram Light Metro Project                          | 21.821| | accordance with standard specifications of MertroLitelMetroN eo issued by this Ministry- 4,069.48                                                                                                                                                                                                                     |
| 19.   | JJammu             | JJammu           | Jammu MetroLite                                                 | 23           | The Proposals are                                                                                                                                                                                                                                                                                                     |
| 20.   | Kashmir            |                  | Srinagar MetroLite                                              | 251          | in various stages 4,892.51 of                                                                                                                                                                                                                                                                                         |
| 21_   | pelhi Haryana      | &pelhi, Panipat  | Delhi Panipat RRTS Corridor                                     | 103.02/      | appraisallapproval 29,296.001 The approval of Government of National Capital Territory (GNCTD) with financial commitment has not been received:                                                                                                                                                                       |
| 22.   | Haryana, Rajasthan | r; Neemrana      | SNB Urban Complex ~Sotanala RIICO Industrial Area RRTS Corridor | 33.3         | Approval of State Govt: of Rajasthan on DPR is awaited:                                                                                                                                                                                                                                                               |
| 23.   | Maharashtra        | Pune             | Pune Metro Phase 1A                                             | 4.413        | 911.12 Initially; the proposal was received in 2018- 19. The proposal was returned to Govt of Maharashtra on 09.04.2021 seeking various clarifications: The revised proposal has been received in from Govt of Maharashtra and is under various stages of appraisall approval                                         |
| 24.   |                    | Thane            | Thane Integral Ring Metro Project                               | 29.001       | 10,412.61] Initially, the proposal was received in 2018- 19. Government of Maharashtra in July, 2019, was advised to explore developing MetroLite instead of High Capacity metro rail: The revised proposal has been received in 2021-22 from Govt of Maharashtra and is under various stages of appraisall approval: |
| 25.   | Uttarakhand        | Dehradun         | MetroNeo project in Dehradun                                    | 22.42        | 1852.74 The proposals are in various stages                                                                                                                                                                                                                                                                           |

| 26.   | Haryana   | Metro Rail from HUDA City Centre to Cyber City and Spur to Dwarka Expressway   | 28.50   | 5960.03 of appraisall approval:   |
|-------|-----------|--------------------------------------------------------------------------------|---------|-----------------------------------|

Annexure II

ANNEXURE REFERRED To IN REPLY To PART (d) OF THE LOK SABHA QUESTION NO. 2551 FOR ANSWER ON 17.03.2022 REGARDING METRO RAIL NETWORK

FUNDS ALLOCATED AND RELEASED BY GOVERNMENT OF INDIA AS EQUITY , SUBORDINATE DEBT AND PASS THROUGH ASSISTANCE AGENCIES IMPLEMENTING METRO RAIL PROJECTS DURING THE LAST THREE YEARS AND CURRENT YEAR, STRETCH, CITY AND STATEIUT-WISE

in crore)

| Statel UT                  | Projects                                                    | Cities               | Istretch in Approx: Kms           | Funds Sanctionedl Released by Govt: of India 2018-19   | Funds Sanctione d/Release by Govt: of India 2019-20   | Funds Sanction ed/Releas ed by Govt: of India 2020-21   | Funds Sanctio ned by Govt: of India 2021-22   | Funds RReleased in 28.02.22)   |
|----------------------------|-------------------------------------------------------------|----------------------|-----------------------------------|--------------------------------------------------------|-------------------------------------------------------|---------------------------------------------------------|-----------------------------------------------|--------------------------------|
| NCT of Delhi Uttar Pradesh | pelhi Metro Rail Project Phase-III Extensions;, Phase IV (3 | Delhi NCR            | 203.8                             | 2,864.92                                               | 2,702.18                                              | 20.00                                                   | 2,254.00                                      | 2,254.00                       |
| Tamil Nadu                 | Chennai Metro Rail Project Phase-1 including extension      | Chennai              | Phase 45.04 Extensi on- 9.05      | 906.37                                                 | 1,380.4                                               | 51.00                                                   | 935.78                                        | 935.78                         |
| Karnataka                  | Bangalore Metro Rail Project Phase Il, 2A & 2B              | Bangalore            | km Phase 72.1 Phase 2A & 2B 58.19 | 987.00                                                 | 3,405.68                                              | 1,858.00                                                | 3,622.86                                      | 3,198.59                       |
| Maharasht                  | Mumbai Metro Rail Project Line MII                          | Mumbai               | 33.5                              | 3,596.4                                                | 4,409.11                                              | 1,375.00                                                | 2,412.09                                      | 2,170.8                        |
| Maharasht                  | Nagpur Metro Rail Project                                   | Nagpur               | 38.215                            | 1,807.15                                               | 1,859.03                                              | 371.85                                                  | 0.00                                          | 0.00                           |
| Maharasht                  | Pune Metro Rail Project_                                    | Pune                 | 33.283                            | 419.00                                                 | 2,003.86                                              | 300.00                                                  | 3,194.91                                      | 3,081.53                       |
| Kerala                     | Kochi Metro Rail Project                                    | Kochi                | 25.26                             | 58.68                                                  | 0.00                                                  | 0.00                                                    | 0.00                                          | 0.00                           |
| Uttar Pradesh              | Lucknow Metro Rail Project                                  | Lucknow              | 22.88                             |                                                        | 0.00                                                  |                                                         | 0.00                                          | 0.00                           |
| Uttar Pradesh              | Kanpur Metro Rail Project_                                  | Kanpur               | 32.385                            | 0.00                                                   | 78.11                                                 | 1,136.00                                                | 2,012.00                                      | 2,012.00                       |
| Uttar Pradesh              | Metro Rail Project                                          | Agra                 | 29.40                             | 0.00                                                   | 57.83                                                 | 216.00                                                  | 1,122.00                                      | 219.00                         |
| Uttar Pradesh              | Noida- Greater Noida Metro Rail Project                     | Noida, Greater Noida | 29.71                             | 115.00                                                 | 168.00                                                | O.00                                                    | 0.00                                          |                                |
|                            | Ahmadabad Metro Rail Project                                | Ahmedabad            | Phase-1- 33.53 Phase-2- 28.25     | 1,687.00                                               | 1,667.26                                              | 892.74                                                  | 1,323.54                                      | 1,323.54                       |
|                            | SSurat Metro Rail Project                                   | Surat                | 40.35                             | 0.00                                                   |                                                       | 100.00                                                  | 638.93                                        | 638.93                         |
| Madhya Pradesh             | Bhopal Metro Rail Project                                   | Bhopal               | 27.87                             | 0.00                                                   | 146.07                                                | 0.00                                                    | 527.23                                        | 482.88                         |
|                            | Indore Metro Rail Project                                   | Indore               | 31.55                             | 0.00                                                   | 99.16                                                 | O0.00                                                   | 250.63                                        | 161.07                         |
| Bihar                      | Patna Metro Rail                                            | Patna                | 32.507                            | 0.00                                                   | 50.00                                                 | 163.00                                                  | 49.5                                          | 49.5                           |

|                                | Project                                                                                                         |                          |       |          |          |          |          |          |
|--------------------------------|-----------------------------------------------------------------------------------------------------------------|--------------------------|-------|----------|----------|----------|----------|----------|
| West Bengal                    | Metro Rail Projects being implemented by Ministry of Railways in Kolkata (including Kolkata East West Corridor) | Kolkata                  | 97.82 | 1,868.36 | 1,640.00 | 1,542    | 2,755.53 | 2,755.53 |
| NCT of Delhi and Uttar Pradesh | Regional Rapid System (Delhi-Ghaziabad- Meerut)                                                                 | Delhi, Ghaziabad, Meerut | 82.15 | 100.00   | 824.25   | 2,487.40 | 4,472.00 | 3,723.00 |

Annexure II-A

ANNEXURE REFERRED To IN REPLY To PART (d) OF THE LOK SABHA QUESTION NO. 2551 FOR ANSWER ON 17.03.2022 REGARDING METRO RAIL NETWORK

FUNDS SPENT BY PRIVATE PARTNERS FOR VARIOUS METRO RAIL PROJECTS DURING THE LAST THREE YEARS AND CURRENT YEAR, STRETCH, CITY AND STATEIUT-WISE

in crore)

| Statel UT     | Projects                                                  | Cities               |   Stretch in Kms | Funds spent by Private Players 2018-19   | Funds spent by Private Players 2019-20   |   Funds spent by Private Players 2020-21 |   Funds spent by Private Players 2021-22 (Till 28.02.22) |
|---------------|-----------------------------------------------------------|----------------------|------------------|------------------------------------------|------------------------------------------|------------------------------------------|----------------------------------------------------------|
| Maharashtra   | Mumbai Metro Rail Project Line 3                          | Mumbai               |           33.5   | 107.21                                   | 82.63                                    |                                    75    |                                                    0     |
| Maharashtra   | Nagpur Metro Rail Project                                 | Nagpur               |           38.215 | 29.73                                    | 35.68                                    |                                    59.46 |                                                   77.3   |
| Kerala        | Kochi Metro Rail Project Phase                            | Kochi                |           25.61  | 353.43                                   | 219.33                                   |                                    12.66 |                                                    0     |
| Kerala        | Kochi Metro Rail Project Phase 1A                         | Kochi                |            2     | 0.00                                     | 50.12                                    |                                   145.39 |                                                  111.16  |
| Kerala        | Kochi Metro Rail Project Phase 1B                         | Kochi                |            1.18  | 0.00                                     | 0.00                                     |                                    16.9  |                                                   42.36  |
| Uttar Pradesh | Noida- Greater Noida Metro Rail Project                   | Noida, Greater Noida |           29.71  | 0.00                                     | 300.00                                   |                                     0    |                                                    0     |
| Telangana     | Hyderabad Metro Rail Project (Public Private Partnership) | HHyderabad           |           69     | 1,931.34                                 | 2,487.08                                 |                                   709.15 |                                                   68.451 |

ANNEXURE REFERRED To IN REPLY To PART (e) OF THE LOK SABHA QUESTION NO. 2551 FOR ANSWER ON 17.03.2022 REGARDING METRO RAIL NETWORK

PROGRESS OF VARIOUS SANCTIONED AND UNDER CONSTRUCTION METRO RAIL PROJECTS, STRETCH AND CITY-WISE, ALONG WITH THE EXPECTED DATE OF COMPLETION

| Sr No   | Name of Project                                                                                            |   Stretch in Km | Cities Covered   | Physical Progress in % (As on 28.02.2022)   | Targetedl Expected Date of Completion   | Remarks                                                    | Remarks                    |
|---------|------------------------------------------------------------------------------------------------------------|-----------------|------------------|---------------------------------------------|-----------------------------------------|------------------------------------------------------------|----------------------------|
|         | Delhi Metro Extension from Dwarka Sector 21 to India International Convention & Expo Centre (IICC), Dwarka |           2.03  | Delhi            | 85.00                                       | 2022 May,                               | Deposit Work funded by DPIIT, Mlo Commerce & Industries    |                            |
| 2.      | Delhi Metro Phase IV (03 Priority Corridors)                                                               |          65.2   | Delhi            | 21.50                                       | March, 2025                             |                                                            |                            |
| 3.      | Patna Metro Rail Project                                                                                   |          32.507 | Patna            | 1.60                                        |                                         |                                                            |                            |
| 4.      | Bangalore Metro Rail Project Phase II                                                                      |          72.1   | Bangalor         | 64.00                                       | March, 2025                             |                                                            |                            |
| 5.      | Bangalore Metro Rail Project Phase 2A & 2B                                                                 |          58.19  | Bangalor         | 15.00                                       | June, 2026                              |                                                            |                            |
| 6.      | Ahmedabad Metro Rail Project Phase                                                                         |          35.956 | Ahmedab ad,      | 84.75                                       | August, 2022                            |                                                            |                            |
|         | Ahmedabad Metro Rail Project Phase II                                                                      |          28.254 | Gandhi Nagar     | 9.56                                        | March, 2024                             | 50:50 Joint Venture of                                     |                            |
| 8.      | Surat Metro Rail Project                                                                                   |          40.35  | Surat            | 4.67                                        | March, 2024                             | Government of India and                                    |                            |
| 9.      | Bhopal Metro Rail Project                                                                                  |          27.87  | Bhopal           | 2.28                                        | May, 2025                               | State                                                      |                            |
| 10.     | Indore Metro Rail Project                                                                                  |          31.55  | Indore           | 2.02                                        | 2025                                    | Government                                                 |                            |
| 11.     | Kanpur Metro Rail Project                                                                                  |          32.38  | Kanpur           | 40.10                                       | November, 2024                          |                                                            |                            |
| 12.     | Agra Metro Rail Project                                                                                    |          29.4   |                  | 23.00                                       | December, 2025                          |                                                            |                            |
| 13.     | Mumbai Metro Line 3                                                                                        |          33.5   | Mumbai           | 86.31                                       | December 2023                           |                                                            |                            |
| 14.     | Nagpur Metro Rail Project Phase                                                                            |          38.215 | Nagpur           | 98.2                                        | March, 2022                             |                                                            |                            |
| 15.     | Pune Metro Rail Project Phase                                                                              |          33.28  | Pune             | 70.50                                       | March, 2023                             |                                                            |                            |
| 16.     | Pune Metro Line III                                                                                        |          23.33  |                  | 2.00                                        | January, 2025                           | Public Private Partnership                                 | Public Private Partnership |
| 17.     | Mumbai Metro Line 2A                                                                                       |          18.6   |                  | 99.2                                        | July, 2022                              | State Sector                                               |                            |
| 18.     | Mumbai Metro Line 2B                                                                                       |          23.6   |                  | 16.4                                        | June, 2024                              | Projects  being                                            |                            |
| 19.     | Mumbai Metro Line                                                                                          |          32.3   |                  | 34.8                                        |                                         | implemented                                                |                            |
| 20.     | Mumbai Metro Line 4A                                                                                       |           2.7   |                  | 60 25.€                                     | February 2024                           | by Mumbai                                                  |                            |
| 21.     | Mumbai Metro Line 5                                                                                        |          24.9   |                  | 49.00                                       | October; 2024                           | Metropolitan                                               |                            |
| 22.     | Mumbai Metro Line 6                                                                                        |          14.5   |                  | 45.50                                       |                                         | Region                                                     |                            |
| 23.     | Mumbai Metro Line 7                                                                                        |          16.5   |                  | 99.00                                       |                                         | Development                                                |                            |
| 24.     | Mumbai Metro Line 9(ZA)                                                                                    |          13.72  | Mumbai           | 23.9                                        | October, 2024                           | Authority (MMRDA)                                          |                            |
| 25.     | Navi Mumbai Metro Line                                                                                     |          11.1   |                  | 76.00                                       | December, 2022                          | Implemented by City and Industrial Development Corporation |                            |
| 26.     | Kochi Metro Rail Project Phase 1A                                                                          |           2     | Kochi            | 85.60                                       | June, 2022                              | (CIDCO) Being implemented as sector project:               |                            |

|   27 _ | Kochi Metro Rail Project Phase 2                                 |   11.22 |                           | Preparatory works are in progress-   | years from date of sanction                                                                                                                                                                                                                                                                                                                                                                                                                                                  | The proposal received from Govt of Kerala is not approved for central financial assistance. yet   |
|--------|------------------------------------------------------------------|---------|---------------------------|--------------------------------------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------------------------------------------------------------------------------------------------|
|     28 | Chennai Metro Rail Project Phase II                              |  118.9  | Chennai                   | Preliminary works started:           | June, 2027                                                                                                                                                                                                                                                                                                                                                                                                                                                                   | Being implemented as state sector project:                                                        |
|     29 | Kolkata Metro East-West Corridor                                 |   16.6  | Kolkata                   | 80.00                                | Ministry of Railway's has informed that completion of any railway                                                                                                                                                                                                                                                                                                                                                                                                            | Funded by Mlo Railways 74% & Mlo Housing and Urban Affairs 26%                                    |
|     30 | Nopara Barasat via Bimabandar Metro Project                      |   18    | Kolkata                   | 35.00                                | project   depends on various factors like                                                                                                                                                                                                                                                                                                                                                                                                                                    | Implemented by  Ministry of Railways                                                              |
|     31 | Joka-BBD Bagh Metro Project                                      |   16.72 | Kolkata                   | 38.00                                | quick land                                                                                                                                                                                                                                                                                                                                                                                                                                                                   | Implemented by  Ministry of Railways                                                              |
|     32 | Baranagar-Barrackpur-                                            |   14.5  | Kolkata                   | 22.00                                | acquisition                                                                                                                                                                                                                                                                                                                                                                                                                                                                  | Implemented by  Ministry of Railways                                                              |
|     33 | Dakshineshwar Metro Project New Garia (KaviSubhash) Biman Bandar |   32    | Kolkata                   | 84.00                                | by State Government, forest clearance by officials of forest department, shifting of infringing utilities, statutory clearances from various authorities, geological and topographical condition of area, law and order situation in the area of the project site, number of working months in year for particular site due to climatic conditions etc. and all these factors affect the completion time of the project: Hence, target date of completion for these projects | Implemented by  Ministry of Railways                                                              |
|     34 | Delhi-Meerut Regional Rapid Transit System (RRTS)                |   82.15 | Delhi, Ghaziaba d, Meerut | 24.80                                | this stage: June, 2025                                                                                                                                                                                                                                                                                                                                                                                                                                                       | Implemented by National Capital Region Transport                                                  |