Lok Sabha Question No. 1712 (UNSTARRED), answered on 2021-07-29
Subject: Road Transport Infrastructure in Tamil Nadu
Ministry: ROAD TRANSPORT AND HIGHWAYS
Asked by: Dayanidhi Maran

be pleased to state:

- (a)  the  details  of  road  projects  under  execution  in  Tamil  Nadu  along with  the  date  of  sanction,  status  of  each  project,  expected  date  of completion and allocation/utilization of funds thereon;
- (b) whether any difficulties are holding up some of these projects and if so, the details thereof along with the remedial measures being taken by the Government in this regard; and
- (c)  the  details  of  new  projects  proposed  for  development  of  road transport infrastructure in Tamil Nadu?

## ANSWER

## THE MINISTER OF ROAD TRANSPORT AND HIGHWAYS

(SHRI NITIN JAIRAM GADKARI)

- (a)  83  National  Highway  projects  covering  1717  km  length  at  an estimated cost of Rs. 26,058 Crore are under execution in the State of Tamil Nadu.  The details are Annexed.
- (b)  Major  difficulties  faced  are  Delay  in  granting  of  permission  for extraction  of  borrow  earth,  delay  in  land  acquisition,  non-receipt  of NOC/permission from PWD/WRD for construction of structures in water body  areas  and  delay  in  obtaining  forest  clearance  etc.  To  ensure timely/early  completion  of  works,  issues  relating  to  the  State  Govt.

## GOVERNMENT OF INDIA

## MINISTRY OF ROAD TRANSPORT AND HIGHWAYS

## LOK SABHA UNSTARRED QUESTION NO. 1712 ANSWERED ON 29 TH  JULY, 2021

## ROAD TRANSPORT INFRASTRUCTURE IN TAMIL NADU

1712. SHRI DAYANIDHI MARAN:

Will the Minister of ROAD TRANSPORT AND HIGHWAYS

सड़क परिवहन औि िाजमार्ग मंत्री

/District Administration, Utility owning departments, Forest Department and other concerned State/Central Agencies are taken up with them for expediting Land Acquisition and other pre-construction activities.   Besides  regular  monitoring  of  projects  with  respective Authority/Independent Engineer and  Contractor/ Concessionaire  is done.

(c) Ministry has proposed to undertake development of 2,529 km length of National Highways at an estimated cost of about Rs. 67,935 Crore in the next three years.

ANNEXURE  REFERRED  TO  IN  REPLY  TO  PART  (a)  OF  LOK  SABHA  UNSTARRED QUESTION NO. 1712 FOR ANSWER ON 29 TH  July, 2021 ASKED BY SHRI DAYANIDHI MARAN REGARDING 'ROAD TRANSPORT INFRASTRUCTURE IN TAMIL NADU'.

## Details of projects under implementation in Tamil Nadu.

|   Sr. No. | Project Name                                                                                                                                  |   Project Length (Km. |   Project Cost Rs(Cr.) | Date of sanction / award   | Physical Progress (%)   | Likely date of Completion   |
|-----------|-----------------------------------------------------------------------------------------------------------------------------------------------|-----------------------|------------------------|----------------------------|-------------------------|-----------------------------|
|         1 | 4/2 Laning with Paved shoulder of Kallagam to Meensuriti                                                                                      |                 59.73 |                1282.3  | 16.03.2018                 | 55.82%                  | 27.01.2022                  |
|         2 | 4-Laning of Trichy to Kallagam Section of NH- 227                                                                                             |                 38.7  |                1296.93 | 28.02.2018                 | 73.65%                  | 31.01.2022                  |
|         3 | Balance work of Tindivanam to Krishnagiri section of NH-66                                                                                    |                182.18 |                 526.09 | 29.05.2019                 | 15.45%                  | 01.01.2022                  |
|         4 | 4-laning of sattanathapuram to Nagapattinam section of NH-45 A                                                                                |                 55.76 |                2439.3  | 05.07.2018                 | 0.00%                   | 04.10.2022                  |
|         5 | 6-laning of Chennai-Tada section of NH-16                                                                                                     |                 33    |                 464.62 | 29.12.2017                 | 90.00%                  | 31.07.2021                  |
|         6 | Six laning of Karaipettai Walajahpet Section of NH-48 (Old NH-4)                                                                              |                 36.08 |                 707.9  | 05.10.2018                 | 34.42%                  | 20.12.2022                  |
|         7 | Six laning of Sriperumbudur Karaipettai Section of NH-48 (Old NH-4)                                                                           |                 34.02 |                 777.52 | 23.01.2019                 | 10.41%                  | 24.02.2023                  |
|         8 | Kerala / Tamil Nadu border to Villukuri section from km 43/0 to km 70/250 of NH-47                                                            |                 27.25 |                1272.74 | 22.01.2016                 | 72.21%                  | 31.01.2022                  |
|         9 | Villukuri to Kanyakumari section from km 70/250 to km 96/714 of NH-47 and Nagercoil to Kavalkinaru section from km 0/0 to km 16/376 of NH-47B |                 42.7  |                1040.56 | 22.01.2016                 | 75.87%                  | 31.12.2021                  |
|        10 | Vikravandi to Sethiyathopu section of NH - 45C (Pkg I)                                                                                        |                 65.96 |                1258.87 | 24.03.2017                 | 40.30%                  | 31.12.2021                  |
|        11 | Karaikudi - Ramanathapuram section from Km.94/000 to Km.174/000 including 500 m on SH 35                                                      |                 80    |                 652.55 | 17.08.2017                 | 85.56%                  | 30.09.2021                  |
|        12 | Sethiyathope -Cholapuram section of NH45C (Pkg-II)                                                                                            |                 50.48 |                1227.87 | 29.09.2017                 | 43.20%                  | 31.07.2022                  |
|        13 | Cholapuram-Thanjavur section of NH45C (Pkg- III)                                                                                              |                 47.83 |                1176.37 | 29.08.2017                 | 42.27%                  | 31.07.2022                  |
|        14 | Chettikulam to Natham section of NH-785                                                                                                       |                 29.39 |                 837.61 | 30.03.2018                 | 74.70%                  | 31.12.2021                  |
|        15 | Madurai - Chettikulam section of NH-785 from Km 0/000 to Km 7/3000                                                                            |                  7.3  |                 679.98 | 29.03.2018                 | 66.00%                  | 31.03.2022                  |

| Sr. No.                                        | Project Name                                                                                                                                                                                                                                                                                                                                                                                                      |   Project Length (Km. |   Project Cost Rs(Cr.) | Date of sanction / award   | Physical Progress (%)   | Likely date of Completion   |
|------------------------------------------------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------------------|------------------------|----------------------------|-------------------------|-----------------------------|
| 16                                             | Balance works of Dindigul - Theni - Kumili section of NH-45E and NH-220                                                                                                                                                                                                                                                                                                                                           |                 44.06 |                 390.89 | 29.05.2019                 | 81.36%                  | 31.07.2021                  |
| 17                                             | Balance works of Trichy - Karaikudi section of NH-210, including construction of Trichy bypass on NH-67                                                                                                                                                                                                                                                                                                           |                 12.77 |                 166.9  | 20.06.2019                 | 59.80%                  | 18.08.2021                  |
| 18 Natham - Thuvarankurichi section of NH-785E | 18 Natham - Thuvarankurichi section of NH-785E                                                                                                                                                                                                                                                                                                                                                                    |                 24.42 |                 526.32 | 28.02.2019                 | 49.50%                  | 26.02.2022                  |
| 19                                             | Melur - Karaikudi section of NH-338, 36 and 383                                                                                                                                                                                                                                                                                                                                                                   |                 45.86 |                1103.86 | 06.02.2019                 | 11.00%                  | 12.09.2022                  |
| 20                                             | Vadipatti - Thamaraipatti section of NH-744A (Madurai Ring Road)                                                                                                                                                                                                                                                                                                                                                  |                 29.96 |                 833.16 | 14.01.2019                 | 10.24%                  | 12.09.2022                  |
| 21                                             | Kamalapuram to Oddanchatiram section of NH- 209                                                                                                                                                                                                                                                                                                                                                                   |                 36.5  |                1038.51 | 11.02.2019                 | 9.40%                   | 20.01.2023                  |
| 22                                             | Oddanchatiram - Madathukulam section of NH- 209                                                                                                                                                                                                                                                                                                                                                                   |                 45.38 |                1267.87 | 07.03.2019                 | 21.80%                  | 04.10.2022                  |
| 23                                             | Madathukulam - Pollachi section of NH-209                                                                                                                                                                                                                                                                                                                                                                         |                 50.07 |                1342.62 | 13.02.2019                 | 22.20%                  | 03.12.2022                  |
| 24                                             | Balance work of 2-L+PS of Nagapattinam - Thanjavur section                                                                                                                                                                                                                                                                                                                                                        |                 65.37 |                 434.12 | 31.12.2020                 | 0.00%                   | 04.05.2023                  |
| 25                                             | Additional Structures in KL/TN Border - Kanyakumari from km 43.0 to km 96.714                                                                                                                                                                                                                                                                                                                                     |                  9.74 |                 653.26 | 01.10.2020                 | 0.00%                   | 15.07.2023                  |
| 26                                             | Construction of Paved Shoulders in Km.81/0 to 202/6 including reconstruction and widening of culverts on NH 234- EPC                                                                                                                                                                                                                                                                                              |                121.6  |                 268.91 | 11.03.15                   | 100%                    | 31.05.2021                  |
| 27                                             | Widening with paved shoulders from Km 380/0- 390/0, reconstruction of minor bridge at Km 460/8, construction of protective wall in selected stretches from Km 405/4-425/4 of NH-67                                                                                                                                                                                                                                |                 10    |                  36.52 | 08.02.17                   | 100%                    | 15.05.2021                  |
| 28                                             | Reconstruction of 12 nos Minor bridge at Km 92/10,95/4,98/6, 119/2, 124/4(i),(ii), 130/2,134/6,139/4,139/6(ii),148/4(i),& 151/2, widening of 2 nos Minor bridges at Km 131/8 & 139/10, Reconstruction of 2 nos pipe culverts at Km 120/2,120/4, construction of retaining wall at Km.120/2,Km 120/4,Km124/4,Km 127/6,Km 130/2, Km 151/2 & construction of dwarf wall and drainage at Km 128/470-128/635 of NH-208 |                  0    |                  21.19 | 21.3.17                    | 79%                     | 18.11.2021                  |
| 29                                             | Construction of retaining wall at Km 621/2, km.622/10 and km. 627/8 - 628/2, Widening of narrow slab culverts at km.625/4, km.627/8 & km. 627/10 of NH 47                                                                                                                                                                                                                                                         |                  0    |                   5.51 | 5.10.17                    | 70%                     | 31.07.2021                  |
| 30                                             | Widening existing 2 lane to 2 lane with 1.5m paved shoulder from km.0/000-23/100 & 29/250-47/400 and strengthening existing carriageway from km.23/100-29/250 (Gudiyatham bypass) & from km.47/400-56/00 (Vellore bypass) on NH 234                                                                                                                                                                               |                 49.35 |                 138.06 | 16.03.18                   | 97%                     | 17.08.2021                  |

| Sr. No.                                                               | Project Name                                                                                                                                                                                                                                                                                                               |   Project Length (Km. |   Project Cost Rs(Cr.) | Date of sanction / award   | Physical Progress (%)   | Likely date of Completion   |
|-----------------------------------------------------------------------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------------------|------------------------|----------------------------|-------------------------|-----------------------------|
| 31                                                                    | Widening & Strengthening from (i) 2 lane to 2 lane with paved shoulder from km.0/550-1/100, 5/700-21/070, 21/500-34/200 & 34/870-38/000 (ii) Strengthening existing 4-lane from km.0/0- 0/550, 1/100-1/780, 2/420-5/700, 21/070- 21/500, 34/200-34/870 & 2 lane from km.1/780- 2/420 (Dindigul-Natham section) on NH 383   |                38     |                 240.38 | 16.03.18                   | 72%                     | 05.03.2022                  |
| 32                                                                    | Strengthening in km 0/380-22/6 of NH 47B                                                                                                                                                                                                                                                                                   |                22.2   |                  18.99 | 14.03.18                   | 80%                     | 30.11.2021                  |
| 33                                                                    | Strengthening in Km 600/0-601/0,602/0 - 603/0,616/0 -618/0,619/0 -623/0,627/0 -629/0, 633/0 -634/0,649/0 -650/0,653/0 -655/0 of NH 47                                                                                                                                                                                      |                14     |                  10.68 | 21.03.18                   | 94%                     | 23.10.2021                  |
| 34                                                                    | Widening existing two lane to four lane including Strengthening the existing carriageway from Km 16/170 - 18/110 including CD works, drainage, interlocking paver-block on NH-207(New NH- 648)                                                                                                                             |                 1.93  |                  13.85 | 20.03.18                   | 35%                     | 25.10.2021                  |
| 35                                                                    | Construction of Grade Seperator at Km.138/2 of NH 234 on EPC Basis                                                                                                                                                                                                                                                         |                 0     |                  19.31 | 28.12.18                   | 75%                     | 05.08.2021                  |
| 36                                                                    | Widening and Strengthening of existing SL /IL to Two Lane in an aggregate length of 9,380 km in selected stretches from km 135/2-Km 160/0 of NH 45A and strengthening the existing /widened portion in an aggregate length of 17.915 km. in selected stretches from km.119/4 Km 188/945 of NH 45A (New No:32 on EPC Basis. |                27.295 |                  64.72 | 02.01.19                   | 100%                    | 14.07.2021                  |
| 37                                                                    | Strengthening in Km.599/0-633/0 in selected streches of NH 47 including the widening of existing two lane at Km.625/0-626/2 into doubel lane with paved shoulder of NH 47 in the State of Tamilnadu.                                                                                                                       |                13.6   |                  15.78 | 02.01.19                   | 65%                     | 17.11.2021                  |
| 38                                                                    | Providing juction improvement in Km 95/8, 128/6 & 179/2 and Improvements to accident prone zones at Km 114/0 - 116/0, 117/4 - 117/8, 147/4 - 147/6, 175/6 & 202/1 of NH 208 (New NH744) of Kollam - Thirumangalam NH208                                                                                                    |                 0     |                  10.28 | 09.01.19                   | 62%                     | 10.03.2022                  |
| 39Widening and strengthing of Kottampatty Section from Km.38/0-51/770 | Natham- of NH383 (EPC)                                                                                                                                                                                                                                                                                                     |                13.77  |                  63.81 | 09.01.19                   | 97%                     | 31.08.2021                  |

<!-- image -->

|   Sr. No. | Project Name                                                                                                                                                                                                                                                                                                                   |   Project Length (Km. |   Project Cost Rs(Cr.) | Date of sanction / award   | Physical Progress (%)   | Likely date of Completion   |
|-----------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------------------|------------------------|----------------------------|-------------------------|-----------------------------|
|        40 | Improvement to Accident prone stretch at Km.0/0-0/4, 16/2, 33/2, 45/0-45/8, 69/0-69/4 and Road safety measures at Km.7/2, 14/2, 19/300- 20/2, 35/2-35/6 and providing centre median at km.0/0-0/4, 25/0-27/6 of NH 209(New NH 83) on EPC Basis.                                                                                |                 4.972 |                   9.96 | 09.01.19                   | 100%                    | 31.07.2020                  |
|        41 | Constrution of fly over at Km.15/2 including centre median in between Km.10/6-19/8 and Storm Water Drain in Built up area in selected stretches of NH49 Extension (New NH 85) on EPC contract Basis.                                                                                                                           |                 0     |                  52.04 | 12.02.19                   | 55%                     | 31.01.2022                  |
|        42 | Widening from 2 lane to 4 lane and strenthening the existing carriage way from Km 36/0 -80/0 of Salem - Tirupathur - Vaniyambadi Road (NH - 179 A)                                                                                                                                                                             |                44     |                 297.55 | 08.03.19                   | 67%                     | 24.05.2022                  |
|        43 | Reconstruction of culverts at Km 397/8, 398/6, 399/2, 403/6, 403/10(i)(ii), 404/2(i) (ii)(iii), 404/6, 405/6, 406/4 of NH 67 including construction of retaining wall                                                                                                                                                          |                 0     |                   5.29 | 5.12.2019                  | 100%                    | 05.06.2021                  |
|        44 | Strengthening from Km 65/0-67/170, Km 71/360-72/260, Km72/560-80/400 & Km 80/500- 81/0 and including widening in km 71/360- 72/260, 77/250-78/0 and junction improvement at km 75/4 and 79/4 of NH 234 (Mangalore- villupuram Road) in the state of Tamil Nadu on Engineering, Procurement & Construction (EPC) basis contract |                11.51  |                  26    | 13.12.2019                 | 62%                     | 27.01.2022                  |
|        45 | Widening from 2 lane to 2 lane with paved shouders and Strengthening in km 7/4 - 10/0 &11/0- 13/0 of NH 45A ( Villupuram- Pondicherry - Nagapattinam road) in the state of Tamil Nadu on EPC mode                                                                                                                              |                 4.6   |                  10.2  | 03.01.2020                 | 100%                    | 10.07.2021                  |
|        46 | Reconstruction of existing ROB at Km 113/4 and Construction of grade separator at km 113/800 of NH-4 (Chennai - Chittoor- Bangalore road) in Tamil Nadu on Engineering, Procurement & Construction (EPC) mode                                                                                                                  |                 0     |                  34.15 | 05.02.2020                 |                         | 19.01.2023                  |
|        47 | Construction High level bridge in the lieu of existing old High level bridge at km 59/8-59/10 of NH 45A (Villupuram - Pondicherry - Nagapattinam road) (2019-2020) acrros Thenpennai river.                                                                                                                                    |                 0     |                  26.8  | 19.02.2020                 |                         | 10.08.2022                  |

<!-- image -->

|   Sr. No. | Project Name                                                                                                                                                                                                                                                                                                 |   Project Length (Km. |   Project Cost Rs(Cr.) | Date of sanction / award   | Physical Progress (%)   | Likely date of Completion   |
|-----------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------------------|------------------------|----------------------------|-------------------------|-----------------------------|
|        48 | Construction of grade separator at km 218/6 of NH 67 (New No - 81). (Nagappatinam - Guddalore - Mysore Road) in the State of Tamil Nadu (EPC mode)                                                                                                                                                           |                  0.58 |                  30.51 | 24.02.2020                 |                         | 21.06.2022                  |
|        49 | Widening to Two Lane with Paved shoulders from Km 414/4-428/0 and Strengthening from Km 422/0 - 425/0 of NH 67                                                                                                                                                                                               |                 13.6  |                  36.48 | 16.03.2020                 | 7%                      | 02.06.2022                  |
|        50 | Strengthening from Km 440/0 - 449/700 of NH 67                                                                                                                                                                                                                                                               |                  9.7  |                   9.96 | 17.03.2020                 | 96%                     | 31.08.2021                  |
|        51 | Widening of Minor Bridge at Km 407/970 & Reconstruction of Slab culvert at Km 408/650 including widening of pipe culvert at Km 403/950 & 408/220, construction of Protective works at Km 403/8,403/10,408/2,408/8 of NH 67                                                                                   |                  0    |                   7.4  | 20.03.2020                 | 85%                     | 31.08.2021                  |
|        52 | Widening to Two lane with Paved shoulders in Km 434/4 - 440/0of NH 67 including construction of Retaining wall, Breast wall and CD works in Ooty - Gudalur Ghat section                                                                                                                                      |                  5.6  |                  32.65 | 30.03.2020                 | 77%                     | 24.03.2022                  |
|        53 | Widening to Two Lane with Paved shoulders and Strengthening from Km 449/700-456/0 of NH 67 including CD works, protective works                                                                                                                                                                              |                  6.3  |                  18.21 | 30.03.2020                 | 60%                     | 31.10.2021                  |
|        54 | Widening existing two lane to Four lane strengthening the existing carriageway from Km 35/6-36/0 of Salem - Tirupathur - Vaniyambadi road NH 179A                                                                                                                                                            |                  0.4  |                   4.82 | 30.03.2020                 | 95%                     | 04.08.2021.                 |
|        55 | Construction of grade separator at km 51/2 of NH532 ( Cuddalore - Vridhachalam - Salem road town)                                                                                                                                                                                                            |                  0.93 |                  37.34 | 13.07.2020                 |                         | 04.08.2022                  |
|        56 | Widening of Minor bridge at Km 430/10 including construction of Foot path , Strom water drain from Km 429/6 - 431/0 and construction of Footpath at Km 431/0 - 431/900 of NH 67(New NH no-181) including rectification of black spots ID No. TN-(02)-638 & TN-(02)- 718 at charring cross and Eye foundation |                  0    |                  10.86 | 13.07.2020                 | 40%                     | 21.10.2022                  |
|        57 | Widening and Strengthening of Kottampatti - Thirupathur Section from km 1/500 - 30/350 of NH 383 Extension inTamil Nadu under National Infrastructure Pipeline (NIP) Projects on Engineering, Procurement & Construction (EPC) Basis Contract                                                                |                 28.85 |                 113.96 | 13.07.2020                 | 40%                     | 15.04.2022                  |

<!-- image -->

|   Sr. No. | Project Name                                                                                                                                                                                                                                                                                                                                                                         |   Project Length (Km. |   Project Cost Rs(Cr.) | Date of sanction / award   | Physical Progress (%)   | Likely date of Completion   |
|-----------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------------------|------------------------|----------------------------|-------------------------|-----------------------------|
|        58 | Widening from Two Lane to Two Lane with Paved shoulders and strengthening from Km 404/7 - 414/4 of NH 67 including CD works and Protective works in between Marapallam and Coonoor ghat section.                                                                                                                                                                                     |                  9.7  |                  49.04 | 13.07.2020                 | 10%                     | 27.11.2022                  |
|        59 | Widening from 2L+PS to Four Lane from km 51/4-52/8, 55/9-56/8 & 57/0-57/8 including construction of centre median at selected stretches of NH 532                                                                                                                                                                                                                                    |                  3.1  |                  12.12 | 18.06.2020                 | 30%                     | 12.12.2021                  |
|        60 | Construction of Sea Wall at Arichalmunai Roundana in Km 192/700, Widening the Approaches of the Pamban Bridge in Km 156/500 - 157/277 and 159/622 - 160/0, Widening in Km 169/0 - 170/0 & 188/2 - 192/700, Construction of Drain in Km 171/6 - 172/8, and parking bays in Km 166/0 - 192/7(near Dr.APJ Abdul Kalam National Memorial, Rameswaram, Dhanushkodi) in NH 49 (NEW NH -87) |                  5.5  |                  23.64 | 07.07.2020                 | 82%                     | 24.09.2021                  |
|        61 | Construction of Flyover at Km.362/790-364/555 of (Nagapattinam - Gudalur - Mysore Road) Periyanaickenpalayam Junction-Coimbatore Outskirt on EPC Basis Contract.                                                                                                                                                                                                                     |                  0    |                  99.4  | 02.01.19                   | 13%                     | 25.05.2022                  |
|        62 | Widening the DL with paved shoulder upto drain in km 3/2 - 5/0 (Built up area of Madurai city) of NH 49 (NEW NH No-87) including way side amenities, construction of drain cum footpath and junction improvements                                                                                                                                                                    |                  1.8  |                  17.23 | 31.03.2020                 | 40%                     | 14.02.2022                  |
|        63 | Providing paved shoulders on both sides from Km 0/0 - 4/0, Widening from 2L to 4L with paved shoulder from Km 4/0-10/0 including drains,culverts andConstruction of Service road from Km 0/2-1/2 on LHS in NH210 (New No. NH 336).                                                                                                                                                   |                 10    |                  68    | 31.03.2020                 | 15%                     | 01.01.2023                  |
|        64 | Construction of grade separator at km 144/2 of NH234 ( at junction with Tindivanam-Krishnagiri road New NH77)                                                                                                                                                                                                                                                                        |                  0.68 |                  21.47 | 13.07.2020                 |                         | 25.07.2022                  |
|        65 | Improvements in km 96/0 -99/0, Construction of Retaining wall and Breast wall in selected locations, Improvements to Hair Pin Bends ( 17 nos ) in km 99/0 - 119/0 (BodimettuGhat section ) , Geometric Improvements in km 52/2 and providing bus bay in km 61/6 of NH 49 Extn                                                                                                        |                  4.98 |                  17.35 | 17.08.2020                 | 80%                     | 19.02.2022                  |

<!-- image -->

| Sr. No.   | Project Name                                                                                                                                                                                                                                                                                                                                                                                                                                    | Project Length (Km.   | Project Cost Rs(Cr.)   | Date of sanction / award   | Physical Progress (%)   | Likely date of Completion   |
|-----------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------------------|------------------------|----------------------------|-------------------------|-----------------------------|
|           | (New NH -85)) of Madurai - Cochin Road in the State of Tamil Nadu on Engineering, Procurement & Construction (EPC) Basis Contract                                                                                                                                                                                                                                                                                                               |                       |                        |                            |                         |                             |
| 66        | Widening existing 2 lane to 4 lane with paved shoulder including strengthening carriageway from Km 80/0-Km 125/0 of Salem Tirupathur - Vaniyambadi Road of NH-179A.                                                                                                                                                                                                                                                                             | 45.00                 | 302.62                 | 20.08.2020                 | 5%                      | 25.02.2023                  |
| 67        | Construction of ROB at km 22/2 of NH 49 Extn (New NH No 85) (Madurai - Cochin road) & Railway chainage in km 19/2-3 in lieu ofLC-17 between Vadapalanji & Usilampatti Railway stations under Sethubharatham project on Engineering, Procurement and Construction (EPC) Basis contarct.                                                                                                                                                          | 1.05                  | 59.38                  | 15.09.2020                 | 5%                      | 21.02.2023                  |
| 68        | Strengthening the existing carriageway in Km 11/0-19/0 including Geometrical improvements, Widening of Minor bridges, Construction of drains , Reconstruction of culverts, Junction improvements, Construction of retaining walls and Breast Wall in Krishnagiri-Kuppam Road NH 219 (New NH 42).                                                                                                                                                | 8.00                  | 20.62                  | 16.09.2020                 | 5%                      | 10.07.2022                  |
| 69        | Widening from 10m to 12m and strengthening the existing carriageway from Km 0/0-6/0 & Km 8/0-14/0 and widening to multi-lane with strengthening in built -up area from Km 7/0-8/0 & Km 14/0-16/0 including Geometrical improvements, Construction of Drain, Reconstruction of CD works, Junction improvements & Bus bays and Retaining walls and rectification to Black spot at Km 9/4-9/8 in Sharjapur-Bagalur-Hosur road NH-207 (New NH- 648) | 15.00                 | 68.07                  | 13.07.2020                 | 30%                     | 13.07.2022                  |
| 70        | Permanent measures for Black Spots at km 92/6 of NH 49 Extn.(New NH No. 85 ) (Black Spot ID - TN-02-721) under Annual Plan in the state of Tamil Nadu.                                                                                                                                                                                                                                                                                          | 0.60                  | 1.59                   | 14.12.2020                 | 60%                     | 18.08.2021                  |
| 71        | Junction Improvements at km 76/2 of NH 209 (ID No. TN-(02)-234) at Vayalur (Dindigul - Coimbatore - Annur - Sathiyamangalam - Mysore - Bengaluru road).(New NH No.83).                                                                                                                                                                                                                                                                          | 0.84                  | 3.94                   | 28.12.2020                 | 40%                     | 23.08.2021                  |

|   Sr. No. | Project Name                                                                                                                                                                                                                                                                                        |   Project Length (Km. |   Project Cost Rs(Cr.) | Date of sanction / award   | Physical Progress (%)   | Likely date of Completion   |
|-----------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------------------|------------------------|----------------------------|-------------------------|-----------------------------|
|        72 | Junction Improvements Black spot (ID No TN- (02)-417) at km 55/650- 56/275 of NH-209 (New NH-83)                                                                                                                                                                                                    |                 0.6   |                   3.72 | 08.01.2021                 | 93%                     | 25.08.2021                  |
|        73 | Junction Improvements at km 52/2-52/965 of NH-209 (New NH-83) (Black spot ID No TN- (02)-233)-Sivagiripatti Junction-Dindigul- Coimbatore- Annur-Sathiyamangalam - Mysore - Bengaluru road                                                                                                          |                 0.765 |                   3.89 | 08.01.2021                 | 20%                     | 24.12.2021                  |
|        74 | Junction Improvements at km 34/6 - 35/7(ID No. TN-(02)-419) at Virupachikanavaimedu and construction of retaining wall at km 36/4 - 36/8 of NH 209 (New NH No.83) of NH 209 (New NH No.83)(Dindigul - Coimbatore - Annur - Sathiyamangalam - Mysore - Bengaluru road).                              |                 1.1   |                   2.95 | 08.01.2021                 | 75%                     | 25.08.2021                  |
|        75 | Permanent measures for rectification of Blackspot(ID No. TN-(02)-646)at km 46/0 - 47/400 of NH 209 (New Nh No.83).                                                                                                                                                                                  |                 1.4   |                   1.58 | 08.01.2021                 | 80%                     | 23.09.2021                  |
|        76 | Permanent Measures for Black spots at km 87/6 - 90/2 of NH 49 Extn (New NH No. 85) (Black Spot ID-TN-02-199) in the state of Tamil Nadu.                                                                                                                                                            |                 2.7   |                   7.75 | 01.01.2021                 | 30%                     | 04.01.2022                  |
|        77 | Permanent Measures for Black spots at km 63/8 of NH 49 Extn. (New NH-85) Black Spot ID-TN- 02-348) (Shanmugasundarapuram junction) (Madurai- Cochin road)                                                                                                                                           |                 0     |                   3.64 | 08.01.2021                 | 40%                     | 25.08.2021                  |
|        78 | Permanent measures to improve the Black spot (ID No. TN-(02)-647) atOld Ayakudi Market from km 48/400 - 51/0 of NH 209(Dindigul - Coimbatore - Annur - Sathiyamangalam - Mysore - Bengaluru road).                                                                                                  |                 2.6   |                  12.87 | 11.01.2021                 | 23%                     | 08.03.2022                  |
|        79 | Construction of Grade Seperator at Kochadai Junction at km 5/10 of NH 49 Extn (New NH. No.85)                                                                                                                                                                                                       |                 1.19  |                  53.95 | 11.01.2021                 |                         | 08.04.2023                  |
|        80 | Construction of ROB and their Approaches at Km 81/800 (Near Kannamangalam) in Lieu of Existing LC No.109A/3T at Railway Km 130/23- 25 of NH-234 (Mangalore - Villupuram Road) inlcuding Land Acquistion on Engineering, Procurement & Construction (EPC) Basis Contract in the State of Tamil Nadu. |                 1.1   |                  98.55 | 12.01.2021                 |                         |                             |
|        81 | Permanent measures for Black Spot (ID- TN-02- 349) at km 66/2 (Muthanampatti junction) of NH 49 Extn (New NH No.85) under Annual plan 2020-21 in the state of Tamil Nadu.                                                                                                                           |                 0     |                   1.65 | 16.12.2020                 | 40%                     | 25.09.2021                  |

| Sr. No.   | Project Name                                                                                                                                                                                 | Project Length (Km.    | Project Cost Rs(Cr.)   | Date of sanction / award   | Physical Progress (%)   | Likely date of Completion   |
|-----------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------------------|------------------------|----------------------------|-------------------------|-----------------------------|
| 82        | Construction of Protective work in km 0/8-1/6 including widening of culvert at km 1/8, 4/6, Construction of Retainingwall and truck lay bay in Ariyalur Bye pass of NH 226 Extn (New No.136) | 2.05                   | 8.45                   | 16.10.2020                 |                         | 09.06.2022                  |
| 83        | Permanent measures for black spot at km 273/8 of NH-67 and Widening from Double lane to Four lane from Km 273/2 - 274/2 of NH-67                                                             | 0                      | 3.74                   | 30.03.2021                 |                         | 04.04.2022                  |
|           | Total 1717.052 26058.1                                                                                                                                                                       | Total 1717.052 26058.1 | Total 1717.052 26058.1 | Total 1717.052 26058.1     | Total 1717.052 26058.1  | Total 1717.052 26058.1      |

*****