Lok Sabha Question No. 2807 (UNSTARRED), answered on 2023-03-17
Subject: Funds for AIIMS Institute under PMSSY
Ministry: HEALTH AND FAMILY WELFARE
Asked by: Karti P. Chidambaram

## GOVERNMENT OF INDIA MINISTRY OF HEALTH AND FAMILY WELFARE

## DEPARTMENT OF HEALTH AND FAMILY WELFARE

## LOK SABHA UNSTARRED QUESTION NO-2807 TO BE ANSWERED ON- 17/03/2023

## FUNDS FOR AIIMS INSTITUTE UNDER PMSSY

## 2807. SHRI KARTI P. CHIDAMBARAM:

Will the Minister of HEALTH AND FAMILY WELFARE be pleased to state:-

- (a) the present status of completion of all the new All India Institute of Medical Sciences (AIIMS) sanctioned under Pradhan Mantri Swasthya Suraksha Yojana (PMSSY) so far;
- (b) the details of estimated funds required for the construction of each such institute;
- (c) the details of funds released for construction of each institute as on date and the funds utilized thereof; and
- (d) the expected date for completion of construction of each institute?

## ANSWER THE MINISTER OF STATE IN THE MINISTRY OF HEALTH AND FAMILY WELFARE (DR. BHARATI PRAVIN PAWAR)

- (a) to (d)  Setting up of 22 new AIIMS across the country has been sanctioned under Pradhan Mantri Swasthya Suraksha Yojana (PMSSY). Out of the sanctioned 22 AIIMS, 6 AIIMS at Bhopal (Madhya Pradesh), Bhubaneswar (Odisha), Jodhpur (Rajasthan), Patna (Bihar), Raipur (Chhattisgarh) and Rishikesh (Uttarakhand) are fully functional. Details of remaining 16 AIIMS, which are at various stages of completion, including funds allocated,funds released, and present status, are placed at Annexure.

## Status of 16 new AIIMS under PMSSY

|   S.No. | State/UT         | AIIMS              | Fund allocated (Rs. in crore)           | Fund released (Rs. in crore)   | Present Status                                                                                           |
|---------|------------------|--------------------|-----------------------------------------|--------------------------------|----------------------------------------------------------------------------------------------------------|
|       1 | Andhra Pradesh   | AIIMS, Mangalagiri | 1618                                    | 1319.12                        |  Construction work completed .                                                                          |
|       2 | Assam            | AIIMS, Guwahati    | 1123                                    | 787.52                         |  Physical progress - 83%                                                                                |
|       3 | Bihar            | AIIMS, Darbhanga   | 1264                                    | -                              |  Encumbrance free land has not been transferred by State Govt.                                          |
|       4 | Gujarat          | AIIMS, Rajkot      | 1195                                    | 677.90                         |  Physical progress - 56%                                                                                |
|       5 | Haryana          | AIIMS, Rewari      | 1299                                    | -                              |  Lease deed executed for 149 Acres of land  Executing Agency appointed.  Pre-investment work started. |
|       6 | Himachal Pradesh | AIIMS, Bilaspur    | Cabinet approved: 1351 Revised: 1471.04 | 1419.84                        |  Construction work completed                                                                            |
|       7 | Jammu & Kashmir  | AIIMS Jammu        | 1661                                    | 1148.84                        |  Physical progress - 70%                                                                                |
|       8 | Jammu & Kashmir  | AIIMS Kashmir      | 1828                                    | 713.67                         |  Physical progress - 29%                                                                                |
|       9 | Jharkhand        | AIIMS, Deoghar     | 1103                                    | 864.36                         |  Physical progress - 91.14%                                                                             |
|      10 | Maharash tra     | AIIMS, Nagpur      | 1577                                    | 1225.19                        |  Construction work completed.                                                                           |
|      11 | Punjab           | AIIMS, Bathinda    | 925                                     | 798.99                         |  Construction work completed                                                                            |
|      12 | Tamil Nadu       | AIIMS, Madurai     | Cabinet approved: 1264 Revised: 1977.8  | 12.35                          |  Pre-investment work substantially completed  Project Management Consultant (PMC) under selection      |

## Annexure

|   S.No. | State/UT      | AIIMS            | Fund allocated (Rs. in crore)           |   Fund released (Rs. in crore) | Present Status                |
|---------|---------------|------------------|-----------------------------------------|--------------------------------|-------------------------------|
|      13 | Telangana     | AIIMS, Bibinagar | Cabinet approved: 1028 Revised: 1365.95 |                         347.57 |  Physical progress - 8.62%   |
|      14 | Uttar Pradesh | AIIMS, Raebareli | 823                                     |                         733.65 |  Construction work completed |
|      15 | Uttar Pradesh | AIIMS, Gorakhpur | 1011                                    |                         876.32 |  Construction work completed |
|      16 | West Bengal   | AIIMS, Kalyani   | 1754                                    |                        1376.05 |  Construction work completed |

*********