Lok Sabha Question No. 1641 (UNSTARRED), answered on 2021-02-11
Subject: Ongoing Power Projects
Ministry: POWER
Asked by: Vinayak Bhaurao Raut, Janardan Singh Sigriwal, Rekha Arun Verma

## GOVERNMENT OF INDIA MINISTRY OF POWER

## LOK SABHA UNSTARRED QUESTION NO.1641 TO BE ANSWERED ON 11.02.2021

## ONGOING POWER PROJECTS

1641.  SHRI VINAYAK RAUT: SHRI JANARDAN SINGH SIGRIWAL: SHRIMATI REKHA VERMA:

Will the Minister of POWER be pleased to state:

- (a) the details of the ongoing power projects alongwith the power produced by them within the country, State-wise including Maharashtra, Bihar and Uttar Pradesh;

(b) the funds sanctioned, allocated and utilised under these projects during the last three years and the current year across the country;

(c) whether some of the projects are facing huge cost/time overrun, if so, the details thereof and the reasons therefor; and

(d) the  action  taken  by  the  Government  for  completion  of  these  projects  in  time bound manner?

## A N S W E R

THE MINISTER OF STATE (INDEPENDENT CHARGE) FOR POWER, NEW & RENEWABLE ENERGY AND THE MINISTER OF STATE FOR SKILL DEVELOPMENT & ENTREPRENEURSHIP

( SHRI  R.K. SINGH)

(a)  to  (d)  :    At  present  37  nos.  Hydro  Electric  Projects  (above  25  MW)  aggregating  to 12,823.5  MW  are  under  construction  in  the  country  including  Maharashtra,  Bihar  and Uttar Pradesh.

The details of funds sanctioned, allocated & utilised under these projects during the last three years and the current year, along with details of cost/time overrun as well as reasons therefor in respect of the under-construction Hydro-electric projects are  given  at  Annexure-I.  These  projects  are  under  construction  -  so  no  generation  is taking place in these power projects.

In  respect  of  Thermal Power Projects, as per Section 7 of the Electricity Act, 2003, "any generating company may establish, operate and maintain a generating station  without  obtaining  a  license/permission  under  this  Act,  if  it  complies  with  the technical standards relating to connectivity with the grid. Accordingly, sanction of the Government is not required for setting up of thermal power projects."

…….2.

The  list  of  under-construction  Thermal  power  projects  is  at  Annexure-II. Out of these, 22 nos. of thermal power projects aggregating to capacity of 19,280 MW are  partially  commissioned  and  generated  electricity  (From  April  to  December  2020) aggregating to 48,321.14 BU. The details of funds sanctioned, allocated & utilised under these projects during the last  three  years  and  the  current  year,  along  with  details  of cost/time overrun in respect of the under-construction Thermal power projects are given at Annexure-II. The main reasons for delay in completion of these projects are as under:

- Work stopped due to COVID pandemic
- Contractual Issues
- Readiness of railway line / Railway sidings
- Delay in supply by equipment manufacturers
- Delay in land acquisitions
- Disruption of work due to Local issues
- Litigations
- Delay due to change in design
-  Delay due to readiness of Balance of Plant
-  Delay in getting coal mines, coal linkages.

The  following  action/steps  are  taken  by  the  Ministry  of  Power/CEA  to ensure timely completion of Power Projects:

- (i) Ministry of Power/ Central Electricity Authority (CEA) monitor the progress of under-construction power projects through frequent site visits and interaction with  the  developers  &  other  stakeholders.  CEA  holds  review  meetings periodically with the developers and other stakeholders to identify and resolve issues critical for commissioning of Pr`ojects.
- (ii) Regular reviews are also undertaken in Ministry of Power (MoP) to identify the constraint  areas  to  facilitate  faster  resolution  of  inter-Ministerial  and  other outstanding issues.
- (iii) In  case  of  Central  Power  Sector  Undertakings  (CPSUs)  projects,  the  project implementation  parameters/  milestones  are  incorporated  in  the  annual  MoU signed  between  respective  CPSU's  and  Ministry  of  Power  and  the  same  are monitored  during  the  quarterly  performance  review  meetings  of  CPSU's  and other meetings held in MoP/CEA.
- (iv) Various matters related with project implementation are being taken up with State Government/District Administration for facilitating the support in resolving the issues to the project implementing agencies.
- (v) Matters  are  taken  up  with  State  Government/District  Administration  for extending help to the project implementing agencies in resolving Right of Way (ROW) issues.
- (vi) As and when required, issues are also reviewed in the PRAGATI portal of PMO for proactive governance and timely implementation.

******

## ANNEXURE-I

## ANNEXURE REFERRED TO IN REPLY TO PARTS (a) TO (d) OF UNSTARRED QUESTION NO.  1641 TO BE ANSWERED IN THE LOK SABHA ON 11.02.2021 ***************

## DETAILS OF UNDER DEVELOPMENT HYDRO ELECTRIC PROJECTS (ABOVE 25 MW) HAVING TIME/COST OVERRUN-State Wise

| Sl. No            | Project Name/(I.C.)/ Executing Agency                     | Capacity Under Execution (MW)   | Org. Comm. Sched.                               | Ant. Comm. Sched.   | Time over run (months)                 | Org. Cost (Rs. in Crores) (Price Level)   | Latest/Ant. Cost (Rs. in Crores) (Price Level)   | Cost over run (Rs. in Crores) (%)   | Expenditure Incurred (In Rs Crore)   | Expenditure Incurred (In Rs Crore)   | Expenditure Incurred (In Rs Crore)   | Reasons for time and cost over run                                                                                                                                                                                                                                                                                                          |
|-------------------|-----------------------------------------------------------|---------------------------------|-------------------------------------------------|---------------------|----------------------------------------|-------------------------------------------|--------------------------------------------------|-------------------------------------|--------------------------------------|--------------------------------------|--------------------------------------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|                   | Project Name/(I.C.)/ Executing Agency                     | Capacity Under Execution (MW)   | Org. Comm. Sched.                               | Ant. Comm. Sched.   | Time over run (months)                 | Org. Cost (Rs. in Crores) (Price Level)   | Latest/Ant. Cost (Rs. in Crores) (Price Level)   | 2018-19                             | 2019-20                              | 2020-21                              |                                      | Reasons for time and cost over run                                                                                                                                                                                                                                                                                                          |
| 1                 | 2                                                         | 3 4                             | 5                                               | 6                   | 7                                      | 8                                         | 9                                                | 10                                  | 11                                   | 12                                   |                                      | 13                                                                                                                                                                                                                                                                                                                                          |
| Andhra Pradesh    | Andhra Pradesh                                            | Andhra Pradesh                  | Andhra Pradesh                                  | Andhra Pradesh      | Andhra Pradesh                         | Andhra Pradesh                            | Andhra Pradesh                                   | Andhra Pradesh                      | Andhra Pradesh                       | Andhra Pradesh                       | Andhra Pradesh                       |                                                                                                                                                                                                                                                                                                                                             |
| 1*                | Polavaram (12x80 = 960 MW) APGENCO / Irr. Deptt., A.P.    | 960 2017-18 (Mar'18)            | 2024-25 (Mar,25) (subject to re-start of works) | 84                  | 3013.68 (2010-11 PL) (Power Component) | 5338.95 (2016-17 PL) (Power Component)    | 2325.27 (77.15)                                  | 149.97                              | 6.84                                 | -                                    |                                    | Funds constraints Works stalled since 19.07.2019 as APGENCO asked contractor (NECL) to stop all works and termination of contract issued on 14.08.2019. Now works are being taken up as legal hurdles got cleared on 14.12.2020 and works are yet to be started.                                                                            |
| Arunachal Pradesh | Arunachal Pradesh                                         | Arunachal Pradesh               | Arunachal Pradesh                               | Arunachal Pradesh   | Arunachal Pradesh                      | Arunachal Pradesh                         | Arunachal Pradesh                                | Arunachal Pradesh                   | Arunachal Pradesh                    | Arunachal Pradesh                    | Arunachal Pradesh                    |                                                                                                                                                                                                                                                                                                                                             |
| 2                 | Kameng (4x150 = 600 MW) NEEPCO 3 units taken in operation | 150 Comm. 2009-10 (Dec'09)      | Feb,21                                          | 134                 | 2496.90 (03/04)                        | 6179.96 (03/15)                           | 3683.06 (147.50)                                 | 696.06                              | 825.15                               | 179.67 (Oct-20)                      |                                | Change in Dam parameters. Slow progress in dam & HRT due to bad geology, heavy seepage, inadequate machinery. Flash flood in Oct. 08 and Sept. 2012. Delay in clearance for quarry from State Govt. Leakage from penstocks & rectification of defects. Cash flow issues with civil contractor                                               |
| 3                 | Subansiri Lower (8x250 = 2000 MW) NHPC                    | 2000 2009-11 (Sep'10)           | 2023-24 (Aug'23)                                | 156                 | 6285.33 (12/02)                        | 19992.43 (04/17)                          | 13707.10 (218.08)                                | 782.45                              | 1407.67                              | 324.96 (Aug-20)                      |                                  | Delay in transfer of forest land. Disruption of works by locals in Ar. Pradesh side. Slope failure in Power House in Jan, 2008. All works except safety works were stalled from December, 2011 to October, 2019 due to agitation launched by Anti Dam activists in Assam against construction of Project. Work restarted w.e.f. 15.10.2019. |
| Himachal Pradesh  | Himachal Pradesh                                          | Himachal Pradesh                | Himachal Pradesh                                | Himachal Pradesh    | Himachal Pradesh                       | Himachal Pradesh                          | Himachal Pradesh                                 | Himachal Pradesh                    | Himachal Pradesh                     | Himachal Pradesh                     | Himachal Pradesh                     |                                                                                                                                                                                                                                                                                                                                             |
| 4                 | Parbati - II (4x200 = 800 MW) NHPC                        | 800 2009-10 (Sept'09)           | 2021-22 (Mar,22)                                | 150                 | 3919.59 (12/01)                        | 9897.59 (04/18)                           | 5978 (152.51)                                    | 607.48                              | 599.16                               | 753.79 (Oct,20)                      |                                 | Delay in revised forest clearance. TBM suffered extensive damage due to heavy ingress of water and slush in TBM face in Nov, 2006. Due to poor geology. Flash flood in 2004,2005,2010 and 2011. Contractual issues. Cash flow issues with civil contractors.                                                                                |

| 5   | Luhri-I (2x80+2x25= 210 MW) SJVN                                                                                           |   210 | 2025-26 (Jan-26)   | 2025-26 (Jan-26)                                  |     | 1810.56           | 1810.56           | -               | -      | -      | -               | -           |                                                                                                                                                                                                                                                                                                                                           |
|-----|----------------------------------------------------------------------------------------------------------------------------|-------|--------------------|---------------------------------------------------|-----|-------------------|-------------------|-----------------|--------|--------|-----------------|-------------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| 6   | Uhl-III (3x33.33 = 100 MW) BVPCL                                                                                           |   100 | 2006-07 (Mar'07)   | 2022-23 (Dec,22)                                  | 189 | 431.56 (09/02)    | 1281.52 (12/12)   | 849.96 (196.95) | 143.57 | 325.22 | -               |       | Delay in transfer of forest land. Delay in acquisition of private land Delay in transfer of quarry sites. Contract for construction of HRT rescinded twice i.e. during April, 2008 & July, 2010 due to slow progress and non-performance by the contractor. Poor geology in HRT. Leakage in Penstock in July,2018 and Rupture in May,2020 |
| 7   | Shongtom Karcham (3x150 = 450 MW) HPPCL                                                                                    |   450 | 2016-17 (Mar'17)   | 2024-25 (Mar,25)                                  |  96 | 2807.83 (07/11)   | 2807.83 (07/11)   | Nil             | 260.49 | 172.15 | 60.52 (Sep- 20) |           | Shifting of Army Ammunition Depot. Disruption of works by local people.                                                                                                                                                                                                                                                                   |
| 8   | Bajoli Holi 3x60= 180 MW M/s GMR Bajoli Holi                                                                               |   180 | 2018-19 (May'18)   | 2021-22 (Dec,21)                                  |  43 | 1696.93 (12/11)   | 2689.00 (5/20)    | 992.07 (58.46)  | 448.00 | -      | -               |            | Slow progress due to poor approach to project components.                                                                                                                                                                                                                                                                                 |
| 9   | Sorang (2x50 = 100 MW), HSPPL                                                                                              |   100 | 2011-12 (Nov'11)   | 2021-22 (Dec'21)                                  | 133 | 586.00 (04/2005)  | 586.00 (04/2005)  | N.A.            | -      | -      | -               |          | Poor geology. Penstock cracks / leakage during filling of Water conductor System in Nov '13 and Rupture in Nov-15 during trial run. Funds constraints with developer.                                                                                                                                                                     |
| 10* | Tangnu Romai-I (2x22 = 44 MW) TRPGPL                                                                                       |    44 | 2014-15 (Jun'14)   | 2024-25 (subject to re- start of works (4 years)) | 129 | 255.00 (01/07)    | 641.89 (2018)     | 386.89 (151.72) | -      | -      | -               |            | Works are stalled since January, 2015 due to fund constraints with developer.                                                                                                                                                                                                                                                             |
| 11  | Tidong-I 2x50 =100 MW NSL Tidong (w.e.f. 04.09.2018 Statkraft India Pvt. Ltd. Has acquired the 100% equity in the project) |   100 | 2013-14 (Dec'13)   | 2022-23 (Jun 22)                                  | 106 | 543.15 (06/18)    | 1472.00           | 928.85 (171.01) | 163.74 | 616.26 | 80.30 (Oct- 20) |           | Delay in NOC by Projects affected Panchayats. Suspension of works by Govt. for one year.  Funds constraints with the developer                                                                                                                                                                                                           |
| 12  | Kutehr 3x80=240 MW JSW Energy (Kutehr) Ltd                                                                                 |   240 | 2024-25 (Nov'24)   | 2025-26 (Nov'25)                                  |  12 | 1798.13 (09/2011) | 1798.13 (09/2011) | Nil             | -      | -      | -               |            | Slow mobilization due to Covid-19 Lockdown.                                                                                                                                                                                                                                                                                               |

| Govt. of UT of J&K   | Govt. of UT of J&K                       | Govt. of UT of J&K   | Govt. of UT of J&K   | Govt. of UT of J&K                               | Govt. of UT of J&K   | Govt. of UT of J&K                                    | Govt. of UT of J&K            | Govt. of UT of J&K   | Govt. of UT of J&K   | Govt. of UT of J&K   | Govt. of UT of J&K                                                                                                                                                                                                                                                                                                                                                            | Govt. of UT of J&K   |
|----------------------|------------------------------------------|----------------------|----------------------|--------------------------------------------------|----------------------|-------------------------------------------------------|-------------------------------|----------------------|----------------------|----------------------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------------|
| 13                   | Pakal Dul (4x250= 1000 MW) CVPPL         | 1000                 | 2020-21 (Apr'20)     | 2025-26 (July'25)                                | 63                   | 8112.12 (03/13)                                       | 8112.12 (03/13) Nil           |                      | 92.39 251.04         | 261.60 (Nov,20)      |  Delay in award of works due to higher bids.                                                                                                                                                                                                                                                                                                                                 |                      |
| 14                   | Parnai 3x12.5= 37.5 MW JKSPDC            | 38                   | 2017-18 (Jan'18)     | 2022-23 (Mar,23)                                 | 62                   | 640.86 (Completion cost)                              | 640.86 (Completion cost) Nil  | 53.12                | -                    | -                    |  Delay in Land acquisition.                                                                                                                                                                                                                                                                                                                                                  |                      |
| 15*                  | Lower Kalnai 2x24= 48 MW JKSPDC          | 48                   | 2017-18 (Sep'17)     | 2025-26 (subject to re-start of works (4 years)) | 102                  | 576.87 (12/12) (Completion cost) 576.87 (12/12) cost) | (Completion Nil               | -                    | -                    | -                    |  'Works on all fronts at Dam and Power House site are stalled since 24.01.2018 due to payment dispute with subcontractors and due to non-settlement of extension of time of the contract by the JKSPDC.                                                                                                                                                                      |                      |
| 16                   | Kiru (4x156=624 MW) CVPPL                | 624                  | 2023-24 (Aug,23)     | 2024-25 (Aug,24)                                 | 12                   | 4287.59 (09/14)                                       | 4287.59 (09/14) Nil           | -                    | 177.25               | 67.67 (Nov-20)       |  Slow mobilization due to Covid-19 lockdown                                                                                                                                                                                                                                                                                                                                  |                      |
| 17*                  | Ratle (4x205+1x30) = 850 MW RHPPL / NHPC | 850                  | 2017-18 (Jan,18)     | 2025-26 (subject to re-start of works(5 years))  | 96                   | 5281.94 (11/18)                                       | 5281.94 (11/18) NIL           | -                    | -                    | -                    |  Project is stalled since 11.07.2014 due to various issues viz. R&R issues, Local issues, Law & order problem etc. Earlier, it was under execution by private sector developer and some works already have been done. There is no progress since 11 th July, 2014. JV of Govt. of UT of J&K and NHPC has been formed. CCEA clearance received. Award of works is to be done. |                      |
| Kerala               | Kerala                                   | Kerala               | Kerala               | Kerala                                           | Kerala               | Kerala                                                | Kerala                        | Kerala               | Kerala               | Kerala               | Kerala                                                                                                                                                                                                                                                                                                                                                                        | Kerala               |
| 18                   | Pallivasal 2x30 = 60 MW KSEB             | 60                   | 2010-11 (Mar'11)     | 2022-23 (Dec,22)                                 | 141                  | 222.00 (1999)                                         | 550.00 (2018) 328.00 (147.74) | 43.01                | 53.31                | 12.43 (Oct-20)       |  Delay in land acquisition.  Poor geology strata in HRT.  Works stopped by contractor since 28.1.15 to 11.04.2017 due to contractual issues. Contract terminated on 13.09.2018 and re-awarded in August, 2019.                                                                                                                                                             |                      |
| 19                   | Thottiyar (1x30+1x10)= 40MW KSEB         | 40                   | 2012-13 (Apr'12)     | 2021-22 (Apr,21)                                 | 108                  | 136.79 (2007)                                         | 280 (2018)                    | 143.21 (104.69) 2.53 | 13.59                | 5.41 (Oct-20)        |  Land acquisition issue.  The works of weir and approach channel stopped from 2010 to 2012 by local people.  The work stopped by Court from 12.12.2012 to April- 2013.  Financial crunch with contractor leading to foreclosure of contract in April,2017 and balance works re-awarded in January, 2018.                                                                  |                      |

|     | Madhya Pradesh                                                                                                        |     |                                                          |                                                  |                                   |                                   |                   |                  |        |      |    |                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                |
|-----|-----------------------------------------------------------------------------------------------------------------------|-----|----------------------------------------------------------|--------------------------------------------------|-----------------------------------|-----------------------------------|-------------------|------------------|--------|------|----|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| 20* | Maheshwar (10x40 = 400 MW) SMHPCL                                                                                     | 400 | 2001-02 (Mar'02)                                         | 2023-24 (subject to re-start of works(Two years) | 264                               | 1569.27 (96-97)                   | 8121.00 (2016-17) | 6551.73 (417.50) | -      | -    | -  |  Works suspended since Nov-11 due to cash flow problem with developer. M.P. Power Management Company Ltd. Has terminated the Power Purchase Agreement with SMHPCL on 18.04.2020.  PFC as lead lender have acquired majority equity i.e. 51% in the SMHPCL w.e.f. 1 st June, 2016. Matter Sub- judice. Details are given in Appendix III.  M.P. Power Management Company Ltd. Has terminated the Power Purchase Agreement, R&R Agreement & Escrow Agreement with SMHPCL on 18.04.20 & 20.04.20 respectively. |
|     | Maharashtra                                                                                                           |     |                                                          |                                                  |                                   |                                   |                   |                  |        |      |    |                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                |
| 21* | Koyna Left Bank PSS 2x40 = 80 MW WRD, Maha                                                                            | 80  | 2014-15 (Oct'14) works                                   | 2025-26 (subject to re-start of (4 years) 137    | 245.02 (1999)                     |                                   | 1403.77 (2014)    | 1158.75 (472.92) | -      | -    | -  |  Project stalled since July, 2015. The current expenditure on the project has already reached to almost original administrative approved cost level. Proposal for revival of the project is submitted to the Govt. of Maharashtra.                                                                                                                                                                                                                                                                            |
|     | Punjab                                                                                                                |     |                                                          |                                                  |                                   |                                   |                   |                  |        |      |    |                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                |
| 22  | Shahpurkandi 3x33+3x33+1x8 =206 MW, Irrigation Deptt. & PSPCL                                                         | 206 | 2015-16 2023-24 (Dec, 23)                                | 93                                               | 1835.50 (04/08) (Power Component) | 1938.74 (02/18) (Power Component) | 103.24 (5.62)     | 79.96            | 332.85 | 2.64 |    |  Works of Dam stopped since 29.08.2014 due to inter- state dispute between states of J&K & Punjab on sharing of waters of river Ravi and Tariff.                                                                                                                                                                                                                                                                                                                                                              |
|     | Sikkim                                                                                                                |     |                                                          |                                                  |                                   |                                   |                   |                  |        |      |    |                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                |
| 23  | Teesta Stage VI (4x125 = 500 MW) Lanco Teesta Hydro Power Ltd. (LTHPL) (Project taken over by NHPC w.e.f. 08.03.2019) | 500 | 2012-13 (Jul'12) 2023-24 (Mar,24)                        | 72                                               | 5748.04 (07/2018)                 | 5748.04 (07/2018)                 | NIL               | 897.50           | -      | -    |    |  Poor geology.  Land acquisition.  Contractual issues  Funds constraints with developer (Private) and stalled from April, 2014 to October, 2019  M/s. LTHPL came under Corporate Insolvency Resolution Process. NHPC Ltd. Emerged as H1 bidder. CCEA approval was accorded to NHPC on 08.03.2019. NCLT on 26.07.2019 approved resolution plan of NHPC for acquisition of LTHPL.  Taking over along with all assets and documents as 'Going concern' completed on 09.10.2019.                             |
| 24* | Bhasmey (2x25.5 =51 MW) Gati Infrastructure                                                                           | 51  | 2012-13 (Jun'12) 2024-25 (subject to re-start of works(3 | 153                                              | 408.50 (2012-13)                  | 746.01 (03/18)                    | 337.51 (82.62)    | -                |        | - -  |    |  Works are stalled since Sept., 2016 due to funds constraints with developer  .                                                                                                                                                                                                                                                                                                                                                                                                                              |

| 25*          | Rangit-IV HE Project (3X40 = 120 MW) JPCL                              | 120                  | 2011-12 (Jan'12)                                 | 2025-26 (subject to re-start of works(3-½ year)   | 170 726.17 (2011-12)   | 1692.60 (06/16)                          | 966.43 (133.08)   | -               | -            | -              |  Project is stalled since October, 2013 due to funds constraints with the developer. The project is under NCLT process since 9 th April, 2019. NHPC submitted EOI on 08.07.2019 and was shortlisted under final list of Prospective Resolution Applicants on dated 23.08.2019.The Resolution Plan submitted by NHPC on 04.12.2019. The Resolution Plan Approval Application was listed for hearing on 17.02.2020 before NCLT, Hyderabad ('Tribunal'). Final hearing was held on 31.07.2020. The project   |  Project is stalled since October, 2013 due to funds constraints with the developer. The project is under NCLT process since 9 th April, 2019. NHPC submitted EOI on 08.07.2019 and was shortlisted under final list of Prospective Resolution Applicants on dated 23.08.2019.The Resolution Plan submitted by NHPC on 04.12.2019. The Resolution Plan Approval Application was listed for hearing on 17.02.2020 before NCLT, Hyderabad ('Tribunal'). Final hearing was held on 31.07.2020. The project   |  Project is stalled since October, 2013 due to funds constraints with the developer. The project is under NCLT process since 9 th April, 2019. NHPC submitted EOI on 08.07.2019 and was shortlisted under final list of Prospective Resolution Applicants on dated 23.08.2019.The Resolution Plan submitted by NHPC on 04.12.2019. The Resolution Plan Approval Application was listed for hearing on 17.02.2020 before NCLT, Hyderabad ('Tribunal'). Final hearing was held on 31.07.2020. The project   |  Project is stalled since October, 2013 due to funds constraints with the developer. The project is under NCLT process since 9 th April, 2019. NHPC submitted EOI on 08.07.2019 and was shortlisted under final list of Prospective Resolution Applicants on dated 23.08.2019.The Resolution Plan submitted by NHPC on 04.12.2019. The Resolution Plan Approval Application was listed for hearing on 17.02.2020 before NCLT, Hyderabad ('Tribunal'). Final hearing was held on 31.07.2020. The project   |  Project is stalled since October, 2013 due to funds constraints with the developer. The project is under NCLT process since 9 th April, 2019. NHPC submitted EOI on 08.07.2019 and was shortlisted under final list of Prospective Resolution Applicants on dated 23.08.2019.The Resolution Plan submitted by NHPC on 04.12.2019. The Resolution Plan Approval Application was listed for hearing on 17.02.2020 before NCLT, Hyderabad ('Tribunal'). Final hearing was held on 31.07.2020. The project   |
|--------------|------------------------------------------------------------------------|----------------------|--------------------------------------------------|---------------------------------------------------|------------------------|------------------------------------------|-------------------|-----------------|--------------|----------------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| 26*          | Rangit-II 2x33= 66 MW Sikkim Hydro Power Ltd.                          | 66                   | 2015-16 (Apr'15)                                 | 2024-25 (subject to re-start of works(2-½ years)) | 119 496.44 (2011-12)   | 496.44 (2011-12)                         | Nil               | 1.07 (June- 18) | -            | -              |  Works are stalled constraints Project                                                                                                                                                                                                                                                                                                                                                                                                                                                                    | since December, with NCLT                                                                                                                                                                                                                                                                                                                                                                                                                                                                                  | 2017 since                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                 | due to funds developer. 30.07.2020.                                                                                                                                                                                                                                                                                                                                                                                                                                                                        |                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                            |
| 27           | Rongnichu (2x48 =96 MW) Madhya Bharat Pvt. Ltd.                        | 96 2014-15 (Jul'14)  | 2020-21 (Mar,21)                                 | 80                                                | 491.32 (2005)          | 1453.34 (2018)                           | 962.02 (195.80)   | 958.47          | -            | -              |  Land Acquisition  Poor geology.                                                                                                                                                                                                                                                                                                                                                                                                                                                                         |  Land Acquisition  Poor geology.                                                                                                                                                                                                                                                                                                                                                                                                                                                                         |  Land Acquisition  Poor geology.                                                                                                                                                                                                                                                                                                                                                                                                                                                                         |  Land Acquisition  Poor geology.                                                                                                                                                                                                                                                                                                                                                                                                                                                                         |  Land Acquisition  Poor geology.                                                                                                                                                                                                                                                                                                                                                                                                                                                                         |
| 28*          | Panan 4x75= 300 MW Himagiri Hydro Energy Pvt. Ltd.                     | 300 2018-19          | 2025-26 (subject to re-start of works(4-½ years) | 84                                                | 1833.05 (2009)         | 2671.00 (2018)                           | 837.95 (45.71)    | 36.73           | -            | -              |  Issue of construction of bridge on Mantham Lake for 7ccessibility of site is under discussion with the State Govt of Sikkim..                                                                                                                                                                                                                                                                                                                                                                            |  Issue of construction of bridge on Mantham Lake for 7ccessibility of site is under discussion with the State Govt of Sikkim..                                                                                                                                                                                                                                                                                                                                                                            |  Issue of construction of bridge on Mantham Lake for 7ccessibility of site is under discussion with the State Govt of Sikkim..                                                                                                                                                                                                                                                                                                                                                                            |  Issue of construction of bridge on Mantham Lake for 7ccessibility of site is under discussion with the State Govt of Sikkim..                                                                                                                                                                                                                                                                                                                                                                            |  Issue of construction of bridge on Mantham Lake for 7ccessibility of site is under discussion with the State Govt of Sikkim..                                                                                                                                                                                                                                                                                                                                                                            |
| 29           | Tamil Nadu Kundah PSP (Phase- I, Phase-II & Phase- III) (4x125=500 MW) | 500 2021-22 (Aug,21) | 2023-24 (April,23)                               | 20                                                | 1216.59 (2007-08)      | 1831.29 (2014)                           | 614..7 (50.52)    | 84.78           | 79.39        | 68.90 (Dec-20) |  Civil & HM works have been taken up from 05/2018 only                                                                                                                                                                                                                                                                                                                                                                                                                                                    |  Civil & HM works have been taken up from 05/2018 only                                                                                                                                                                                                                                                                                                                                                                                                                                                    |  Civil & HM works have been taken up from 05/2018 only                                                                                                                                                                                                                                                                                                                                                                                                                                                    |  Civil & HM works have been taken up from 05/2018 only                                                                                                                                                                                                                                                                                                                                                                                                                                                    |  Civil & HM works have been taken up from 05/2018 only                                                                                                                                                                                                                                                                                                                                                                                                                                                    |
| Uttartakhand | Uttartakhand                                                           | Uttartakhand         | Uttartakhand                                     | Uttartakhand                                      | Uttartakhand           | Uttartakhand                             | Uttartakhand      | Uttartakhand    | Uttartakhand | Uttartakhand   | Uttartakhand                                                                                                                                                                                                                                                                                                                                                                                                                                                                                               |                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                            |                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                            |                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                            |                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                            |
| 30*          | Lata Tapovan (3x57 = 171 MW) NTPC                                      | 171 2017-18 (Aug'17) | 2025-26 (subject to re-start of works(4 years))  | 103                                               | 1527.00 (07/12)        | would be calculated when works re-start. | NA                | 1.16            | -            | -              | Subsequent to the Uttarakhand disaster in June, 2013, Hon'ble Supreme Court gave the judgment on 13.08.2013 that 'MoEF as well as State of Uttarakhand not to grant any further environmental clearance or forest clearance for any hydroelectric power project in the State of Uttarakhand, until further orders'. Therefore, the                                                                                                                                                                         | Subsequent to the Uttarakhand disaster in June, 2013, Hon'ble Supreme Court gave the judgment on 13.08.2013 that 'MoEF as well as State of Uttarakhand not to grant any further environmental clearance or forest clearance for any hydroelectric power project in the State of Uttarakhand, until further orders'. Therefore, the                                                                                                                                                                         | Subsequent to the Uttarakhand disaster in June, 2013, Hon'ble Supreme Court gave the judgment on 13.08.2013 that 'MoEF as well as State of Uttarakhand not to grant any further environmental clearance or forest clearance for any hydroelectric power project in the State of Uttarakhand, until further orders'. Therefore, the                                                                                                                                                                         | Subsequent to the Uttarakhand disaster in June, 2013, Hon'ble Supreme Court gave the judgment on 13.08.2013 that 'MoEF as well as State of Uttarakhand not to grant any further environmental clearance or forest clearance for any hydroelectric power project in the State of Uttarakhand, until further orders'. Therefore, the                                                                                                                                                                         | Subsequent to the Uttarakhand disaster in June, 2013, Hon'ble Supreme Court gave the judgment on 13.08.2013 that 'MoEF as well as State of Uttarakhand not to grant any further environmental clearance or forest clearance for any hydroelectric power project in the State of Uttarakhand, until further orders'. Therefore, the                                                                                                                                                                         |

| 31          | Tapovan Vishnughad (4x130 = 520 MW) NTPC   | 520         | 2012-13 (Mar'13)   | 2022-23 (Dec'22)                                | 117         | 2978.48 (03/04)   | 5867.38 (04/19)   | 2888.90 (96.99)   | 417.20      | 527.07      | 206.51 (Oct,20)   |           | Heavy water ingress due to bad geology in HRT and rock fall on TBM. TBM stuck up thrice. Flash flood in Aug'12 & June, 2013 damaging coffer dam.  Termination of civil contracts for Barrage and HRT.  Cash flow issues with civil contractors..                                                                                                                                             |
|-------------|--------------------------------------------|-------------|--------------------|-------------------------------------------------|-------------|-------------------|-------------------|-------------------|-------------|-------------|-------------------|-------------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| 32          | Tehri PSS (4x250 = 1000 MW) THDC           | 1000        | 2010-11 (July'10)  | 2022-23 (Dec'22)                                | 149         | 1657.60 (12/05)   | 5024.35 (02/19)   | 3366.75 (203.10)  | 252.22      | 582.46      | 313.05 (Oct,20)   |          | Poor geology. Local agitation at Asena Quarry / muck disposal area. Revision of Lay out of machine hall due to poor geology.  Funds constraints with contractor.                                                                                                                                                                                                                              |
| 33          | Vishnugad Pipalkoti (4x111 = 444 MW) THDC  | 444         | 2013-14 (Jun'13)   | 2023-24 (Dec'23)                                | 126         | 2491.58 (03/08)   | 4397.80 (02/19)   | 1906.22 (76.50)   | 210.72      | 332.63      | 138.11 (Oct,20)   |          | CCEA approval in Aug-2008 but works could not be awarded due to Forest clearance/diversion of forest land. Forest land was acquired in January-14 and subsequently works awarded in January-2014. Disruption of works by local people. Cash flow problem with contractor.                                                                                                                      |
| 34          | Naitwar Mori (2x30 =60 MW) SJVN            | 60          | 2021-22 (Dec-21)   | 2021-22 (Dec-21)                                | -           | 648.33            | 648.33            | -                 | -           | -           | -                 | -           |                                                                                                                                                                                                                                                                                                                                                                                                |
| 35          | Vyasi 2x60=120 MW, UJVNL                   | 120         | 2014-15 (Dec'14)   | 2022-23 (Apr,22)                                | 88          | 936.23 (02/10)    | 1581.01 (2019)    | 644.78 (68.86)    | 395.06      | 387.41      | 146.41 (Sep-20)   |           | Delay in award of works. Agitation by Local people.                                                                                                                                                                                                                                                                                                                                            |
| 36*         | Phata Byung (2x38 = 76 MW), LANCO          | 76          | 2012-13 (Jun'12)   | 2024-25 (subject to re-start of works(3 years)) | 153         | 520.00 (2013-14)  | 1132 (09/16)      | 612 (117.69)      | -           | -           | -                 |            | Works stalled since July, 2017 due to Financial crunch with the contractor / developer. The company is undergoing a corporate insolvency resolution process initiated under IBC for resolution and revival of the project since June 2020. Under this process, the resolution professional appointed by the NCLT has initiated the process for inviting prospective investors for the project. |
| West Bengal | West Bengal                                | West Bengal | West Bengal        | West Bengal                                     | West Bengal | West Bengal       | West Bengal       | West Bengal       | West Bengal | West Bengal | West Bengal       | West Bengal | West Bengal                                                                                                                                                                                                                                                                                                                                                                                    |
| 37          | Rammam-III (3x40= 120 MW)                  | 120         | 2019-20 (Sep'19)   | 2022-23 (Nov,22)                                | 38          | 1381.84 (09/14)   | 1381.84 (09/14)   | Nil               | 125.75      | 70.11       | 88.55 (Oct,20)    |          | Delay in getting permission for tree felling from Govt. of West Bengal for Access road from Adit-1 to Adit-2. Cash flow issues with civil contractors. Strike / bandh during Gorkhaland agitation in 2017.                                                                                                                                                                                     |

Note:-   It is to mention that cost overrun has been calculated as the difference between the Latest Cost (provided by the developer to CEA along with the Price Level) and the Original Cost approved by the Central Government / State Government. In most of the cases the Latest cost at the current Price Level has not been provided by the developers.

*  Construction is held-up.

**************

## ANNEXURE REFERRED TO IN REPLY TO PARTS (a) TO (d) OF UNSTARRED QUESTION NO.  1641 TO BE ANSWERED IN THE LOK SABHA ON 11.02.2021 ***************

## Details of Under Construction Thermal Power Projects in the country along with Expenditure during last three years and time & cost overrun

| Sl. No         | State          | Project Name                        | Unit No        | Cap. (MW)      | Org. Comm. Sched.   | Ant. Comm. Sched.   | Ant. TR. Sched./ COD Original Cost   | (cr) Latest Cost   | (cr)           | EXPEND- ITURE DURING 2017-18   | EXPENDI- TURE DURING 2018-19   | EXPENDI- TURE DURING 2019-20 EXPEND- ITURE DURING 2020-21   | Cost Overrun (cr)   | Time overrun (months)   |                |
|----------------|----------------|-------------------------------------|----------------|----------------|---------------------|---------------------|--------------------------------------|--------------------|----------------|--------------------------------|--------------------------------|-------------------------------------------------------------|---------------------|-------------------------|----------------|
| CENTRAL SECTOR | CENTRAL SECTOR | CENTRAL SECTOR                      | CENTRAL SECTOR | CENTRAL SECTOR | CENTRAL SECTOR      | CENTRAL SECTOR      | CENTRAL SECTOR                       | CENTRAL SECTOR     | CENTRAL SECTOR | CENTRAL SECTOR                 | CENTRAL SECTOR                 | CENTRAL SECTOR                                              | CENTRAL SECTOR      | CENTRAL SECTOR          | CENTRAL SECTOR |
| 1              | Bihar          | Barh STPP-I                         | U-1            | 660 Aug-09     | Jan-21              | Feb-21              | 8693                                 | 21312.1            | 1395           | 1366.84                        | 1438.05                        | 760.77                                                      | 12619.1 137         |                         |                |
| 1              |                |                                     | U-2            | 660            | Jun-10              | Aug-21 Sep-21       |                                      |                    |                |                                |                                |                                                             |                     | 134                     |                |
| 1              |                |                                     | U-3            | 660            | Apr-11              | Mar-22 Apr-22       |                                      |                    |                |                                |                                |                                                             |                     | 131                     |                |
| 2              | Bihar          | Nabi Nagar TPP                      | U-4            | 250 Nov-13     | Jan-21              | Feb-21              | 5352.51                              | 9996.59            | 705.71         | 620.79                         | 387.61                         | 330.06                                                      | 4644.08             | 86                      |                |
| 3              | Bihar          | New Nabi Nagar TPP                  | U-2            | 660 Jul-17     | Jan-21              | Feb-21              | 13624.0                              | 17304.3            | 2265           | 1786                           | 1373.21                        | 817.09                                                      | 3680.28             | 42                      |                |
| 3              |                |                                     | U-3            | 660            | Jan-18              | May-21              | 2 Jun-21                             |                    |                |                                |                                |                                                             |                     | 40                      |                |
| 4              | Jharkhand      | North Karanpura                     | U-1            | 660            | Feb-18 Sep-21       | Oct-21              | 14367                                | 15164.05           | 2042           | 1699.13                        | 1712.99                        | 840.81                                                      | 797.05              | 43                      |                |
| 4              |                | STPP                                | U-2            | 660            | Aug-18              | Mar-22              | Apr-22                               |                    |                |                                |                                |                                                             |                     | 43                      |                |
| 4              |                |                                     | U-3            | 660            | Feb-19              | Sep-22 Oct-22       |                                      |                    |                |                                |                                |                                                             |                     | 43                      |                |
| 5              | MP             | Gadarwara STPP                      | U-2            | 800 Sep-17     | Jan-21              | Feb-21              | 11638.5                              | 15105.22           | 1914.61        | 1475.31                        | 162.08                         | 476.73                                                      | 3466.67             | 40                      |                |
| 6              | Odisha         | Darlipalli STPP                     | U-2            | 800 Jun-18     | Mar-21              | Mar-21              | 12532.4                              | 13740.53           | 2100           | 1531.66                        | 1620.08                        | 515.40                                                      | 1208.09             | 33                      |                |
| 7              | TN             | Neyveli New TPP                     | U-2            | 500            | Mar-18              | Nov-20 Feb-21       | 5907.11                              | 7980.79            | 1099.36        | 739.95                         | 728.43                         | 159.57                                                      | 2073.68             | 32                      |                |
| 8              | Telangana      | Telangana STPP St- I                | U-1            | 800            | Jan-20 Oct-21       | Jan-22              | 10599                                | 11811              | 1035           | 2522.06                        | 2537.67                        | 996.42                                                      | 1212                | 21                      |                |
| 8              |                |                                     | U-2            | 800            | Jul-20              | Mar-22 Mar-22       |                                      |                    |                |                                |                                |                                                             |                     | 20                      |                |
| 9              | UP             | Tanda TPP St II                     | U-6            | 660            | Mar-19              | Feb-21 Mar-21       | 9188.98                              | 10016.1            | 1671.12        | 1553.25                        | 1419.53                        | 496.25                                                      | 827.12              | 23                      |                |
| 10             | UP             | Ghatampur TPP                       | U-1            | 660            | Apr-20              | Apr-21 Oct-21       | 17237.8                              | 17237.8            | 909.5          | 3519.04                        | 3525.2                         | 1525.73                                                     | 0                   | 12                      |                |
| 10             |                |                                     | U-2            | 660            | Oct-20              | Jul-21              | Feb-22                               |                    |                |                                |                                |                                                             |                     | 9                       |                |
| 10             |                |                                     | U-3            | 660            | Oct-20              | Oct-21 Jun-22       |                                      |                    |                |                                |                                |                                                             |                     | 12                      |                |
| 11             | Rajasthan      | Barsingar TPP ext                   | U-1            | 250            | May-20              | Hold Hold           | 2112.59                              | 2112.59            | 154.7          |                                | 3.67 -                         | -                                                           | 0.00                | -                       |                |
| 12             | Rajasthan      | Bithnok TPP                         | U-1            | 250            | May-20 Hold         | Hold                | 2196.3                               | 2196.3             |                | 169.79                         | 3.67 -                         | -                                                           | 0                   | -                       |                |
| 13             | Jharkhand      | Patratu STPP                        | U-1            | 800 Jan-22     | Jan-23              | Mar-23              | 17112                                | 17112              | 992.11         | 742                            | 1112.1                         | 652.40                                                      | 0                   | 12.00                   |                |
| 13             |                |                                     | U-2            | 800            | Sep-22              | Jul-23              | Sep-23                               |                    |                |                                |                                |                                                             |                     | 10.00                   |                |
| 13             |                |                                     | U-3            | 800            | Dec-22              | Jan-24 Mar-24       |                                      |                    |                |                                |                                |                                                             |                     | 13.00                   |                |
| 14             | Odisha         | Rourkela PP-II Expansion            | U-1            | 250            | Dec-18 Feb-21       | Mar-21              | 1885.13                              | 1885.13            |                | 515.81                         | 448.96 354.67                  | 163.76                                                      | 0                   | 26.00                   |                |
| 15             | Uttar          | Khurja SCTPP                        | U-1            | 660            | Mar-23 Aug-23       | Feb-24              | 11089.4                              | 11089.42           |                |                                | 938.4                          | 359.46                                                      | 0.00                | 5.00                    |                |
| 15             | Pradesh        |                                     | U-2            | 660            | Sep-23              | Feb-24              | 2 Aug-24                             |                    |                |                                |                                |                                                             |                     | 5.00                    |                |
| 16             | Bihar          | Buxar TPP                           | U-1            | 660            | Jul-23              | Jul-23 Jul-23       | 10439.0                              | 10439.09           |                |                                | 850                            | -                                                           | 0.00                | 0.00                    |                |
| STATE SECTOR   | STATE SECTOR   | STATE SECTOR                        | STATE SECTOR   | STATE SECTOR   | STATE SECTOR        | STATE SECTOR        | STATE SECTOR                         | STATE SECTOR       | STATE SECTOR   | STATE SECTOR                   | STATE SECTOR                   | STATE SECTOR                                                | STATE SECTOR        | STATE SECTOR            | STATE SECTOR   |
| 1              | A.P            | Dr.Narla Tata Rao TPS St-V          | U-1            | 800            | Jun-19 Mar-21       | Apr-21              | 5286.54                              | 5707               | 1235.62        | 1756.04                        |                                | 826.65 327                                                  | 420.46              | 21.00                   |                |
| 2              | A.P            | Sri Damodaran Sanjeevaiah TPP St-II | U-1            | 800 Mar-19     | Jan-21              | May-21              | 4276.04                              | 6841.7             |                | 1288.53                        | 2685.33 462.53                 | Not available                                               | 2565.66             | 22.00                   |                |
| 3              | Rajasthan      | Suratgarh SCTPP                     | U-8            | 660 Dec-16     | Feb-21              |                     | Mar-21                               | 7920 10548.735     | 392.64         | 554.2                          |                                | 1055.68 637.67                                              | 2628.735            | 50.00                   |                |

| 4         | Telangana                        | Bhadradri TPP                                                           | U-3                     | 270                 | Jul-17                             | Dec-20                                            | Feb-21                                  | 5044                            | 8536.98                      | 2003          | 1971 1706.97        |                      | Not available         |                             | 0.00 41.00                 |
|-----------|----------------------------------|-------------------------------------------------------------------------|-------------------------|---------------------|------------------------------------|---------------------------------------------------|-----------------------------------------|---------------------------------|------------------------------|---------------|---------------------|----------------------|-----------------------|-----------------------------|----------------------------|
|           |                                  |                                                                         | U-4                     | 270                 | Sep-17                             | Mar-21                                            | Mar-21                                  |                                 |                              |               |                     |                      |                       |                             | 42.00                      |
| 5         | TN                               | Ennore exp. SCTPP                                                       | U-1                     | 660                 | Jan-18                             | Uncert ain                                        | Uncertai n                              | 4956 5421.38                    | 462.25                       | -             | -                   | -                    |                       | 465.38                      | -                          |
| 6         | TN                               | Ennore SCTPP                                                            | U-1                     | 660                 | Jan-18                             | Mar-22 May-22                                     |                                         | 9800 9800                       | 1261.67                      | 2606.93       | 908.61              | -                    |                       | 0                           | 50.00                      |
| 7         |                                  | North Chennai TPP St-III                                                | U-2                     | 660                 | Mar-18                             | May-22 Aug-22                                     | Jun-21                                  |                                 |                              |               |                     | 2090.62              | 606.39 0              |                             | 50.00                      |
| 8         | TN TN                            | Uppur Super Critical                                                    | U-1 U-1                 | 800 800             | Mar-19 Mar-19                      | Jun-21 Feb-23                                     | Sep-23                                  | 6376 12778                      | 6376 12778                   | 929.75 226.62 | 2243.52 1594.15     | 924.32               | 272.81                | 0                           | 27.00 47.00                |
| 9         | UP                               | TPP Harduaganj TPS Exp- II                                              | U-2 U-1                 | 800 660             | Oct-19 Jun-19                      | Aug-23 Dec-20                                     | Apr-24 Jun-21                           | 4826.49                         | 5500.98                      | 458.1         | 1223.83             | 1337.16              | 526.42                | 674.49                      | 46.00 18.00                |
| 10        | Karnataka                        | Yelahanka CCPP                                                          |                         |                     |                                    | Sep-21                                            | Sep-21                                  |                                 |                              | 932.17        | 348.83              |                      | -                     | 87.8577                     | 42.00                      |
|           |                                  |                                                                         | GT+ST                   | 370                 | Mar-18                             |                                                   |                                         | 1571.18                         | 1659.0377                    |               |                     | 311.35               |                       |                             |                            |
| 11        | UP                               | Jawaharpur STPP                                                         | U-1 U-2                 | 660 660             | Sep-20 Jan-21                      | Apr-22 Oct-22                                     | Oct-22 Apr-23                           | 10566.27                        | 10566.27                     | 805           | 991                 | 2286                 | 935                   | 0                           | 19.00 21.00                |
| 12        | UP                               | Obra-C STPP                                                             | U-1 U-2                 | 660 660             | Sep-20 Dec-20                      | Apr-21 Jul-21                                     | Jan-23 May-23                           | 10416                           | 10416                        | 285.4         | 901.83              | 1960                 | 830.64                | 0                           | 7.00 7.00                  |
| 13        | Telangana                        | Yadadri TPS                                                             | U-1 U-2                 | 800 800             | Sep-20 Sep-20                      | May-21 May-21                                     | May-21 May-21                           | 29965                           | 29965                        | 975.63        | 3276.9              | 2282.97              | -                     | 0                           | 8.00 8.00                  |
| 14 15     | UP TN Maharashtra                | Panki TPS Extn. Udangudi STPP Stage                                     | U-5 U-1 I U-1 U-2 U-6   | 800 660 660 660 660 | Sep-21 Jan-22 Feb-21 Feb-21 Nov-21 | Jun-22 Jan-22 May-22 Jul-22 Mar-22                | Jun-22 Jan-22 May-22 Jul-22 Jun-22      | Not available 13076.705 4550.98 | Not Avl. 13076.71 4550.98    | 118 15.33     | 543.29 336.43 34.23 | 837.26 654.76 696.32 | 709.81 1168.72 650.46 | Not Avl. 0 0                | 9.00 0.00 15.00 17.00 4.00 |
| 16 17 1 2 | West Bengal PRIVATE SECTOR AP AP | Bhusawal TPS Sagardighi Thermal Power Plant Ph-III Bhavanapadu TPP Ph-I | U-1 U-1 U-2             | 660 660 660 350     | Oct-13 Mar-14 May-12               | Uncertain Uncertain Uncertain Uncertain Uncertain | Jan-24 Uncertain                        | Not available 6571.94 5005      | Not available 9343.15 5414.4 | - - 747.15    | - - 334.5           | - - -                | - - -                 | Not available 2771.21 409.4 | - - -                      |
| 3         | Chhattisgarh                     | Thamminapatnam TPP stage -II Akaltara TPP Siriya TPP                    | U-3 U-4 U-4 U-5 U-6 U-1 | 350 600 600 600 660 | Aug-12 Apr-13 Aug-13 Dec-13 Aug-14 | Uncertain Uncertain Uncertain Uncertain           | Uncertain Uncertain Uncertain Uncertain | 16190 11120                     | 27080 11120                  | - -           | - -                 | - -                  | - -                   | 10890 0                     | - - - - -                  |
| 4         | Bihar                            |                                                                         | U-2 U-3 U-4 U-3         | 660 660 660 300 300 | Dec-14 Apr-15 Aug-15               | Uncertain Uncertain Uncertain Uncertain Uncertain | Uncertain Uncertain Uncertain           |                                 |                              |               | -                   |                      |                       | 2882                        | - - -                      |
|           |                                  | Binjkote TPP                                                            | U-4 U-3                 | 660                 | Mar-14 Jun-14 Jan-12               | Uncertain Uncertain                               | Uncertain Uncertain                     | 5058                            | 7940                         | -             |                     | -                    | -                     |                             | -                          |
| 5         | Chhattisgarh                     | Lanco Amarkantak                                                        | U-4                     | 660                 |                                    |                                                   | Uncertain                               |                                 | 10815.24                     |               |                     |                      |                       | 3929.24                     | -                          |
|           | Chhattisgarh                     |                                                                         |                         |                     |                                    |                                                   |                                         | 6886                            |                              | -             | -                   | -                    |                       |                             | -                          |
|           |                                  |                                                                         |                         |                     |                                    |                                                   |                                         |                                 |                              |               |                     |                      | -                     |                             |                            |
| 6         |                                  | TPP-II                                                                  |                         |                     |                                    |                                                   | Uncertain                               |                                 |                              |               |                     |                      |                       |                             |                            |
|           |                                  |                                                                         |                         |                     | Mar-12                             |                                                   |                                         |                                 |                              |               |                     |                      |                       |                             | -                          |
|           |                                  | Singhitarai TPP                                                         |                         |                     |                                    |                                                   |                                         |                                 |                              |               |                     |                      |                       |                             |                            |
|           |                                  |                                                                         |                         |                     |                                    | Uncertain                                         |                                         |                                 |                              |               |                     |                      |                       |                             |                            |
|           | Chhattisgarh                     |                                                                         |                         |                     |                                    |                                                   |                                         |                                 |                              |               |                     |                      |                       |                             | -                          |
| 7         |                                  |                                                                         | U-1                     |                     |                                    | Uncertain                                         | Uncertain                               | 6200                            | 8443.79                      |               | -                   | -                    |                       | 2243.79                     |                            |
|           |                                  |                                                                         |                         | 600                 | Nov-14                             |                                                   |                                         |                                 |                              |               |                     |                      |                       |                             |                            |
|           |                                  |                                                                         |                         |                     | Feb-15                             |                                                   |                                         |                                 |                              | 111.81        |                     |                      |                       |                             |                            |
|           |                                  |                                                                         | U-2                     | 600                 |                                    |                                                   |                                         |                                 |                              |               |                     |                      | -                     |                             |                            |
|           |                                  |                                                                         |                         |                     |                                    |                                                   | Uncertain                               |                                 |                              |               |                     |                      |                       |                             |                            |
|           |                                  |                                                                         |                         |                     |                                    | Uncertain                                         |                                         |                                 |                              |               |                     |                      |                       |                             |                            |
|           |                                  |                                                                         |                         |                     |                                    | Uncertain                                         |                                         |                                 |                              |               |                     |                      |                       |                             |                            |
|           |                                  |                                                                         |                         |                     |                                    |                                                   |                                         |                                 |                              |               |                     |                      |                       |                             | -                          |

| 8   | Chhattisgarh   | Salora TPP                                | U-2   |   135 | Sep-11   | Uncertain   | Uncertain      | 1458.44   | 2386.89   | - -      | -     | -             | 928.45   | -   |
|-----|----------------|-------------------------------------------|-------|-------|----------|-------------|----------------|-----------|-----------|----------|-------|---------------|----------|-----|
| 9   | Chhattisgarh   | Deveri (Visa) TPP                         | U-1   |   600 | Aug-13   | Uncertain   | Uncertain      | 2618.7    | 3930      | - -      | -     | -             | 1311.3   | -   |
| 10  | Jharkhand      | Matrishri Usha TPP                        | U-1   |   270 | Apr-12   | Uncertain   | Uncertain      | 2900      | 3120 -    | -        | -     | -             | 220      | -   |
|     |                | Ph-I                                      | U-2   |   270 | May-12   | Uncertain   | Uncertain      |           |           |          |       |               |          | -   |
| 11  | Jharkhand      | Matrishri Usha TPP                        | U-3   |   270 | Oct-12   | Uncertain   | Uncertain 3182 | 3182      | -         | -        | -     | -             | 0        | -   |
|     |                | Ph-II                                     | U-4   |   270 | Jan-13   | Uncertain   | Uncertain      |           |           |          |       |               |          | -   |
| 12  | Jharkhand      | Tori TPP Ph-I                             | U-1   |   600 | Jul-12   | Uncertain   | Uncertain      | 5700 5700 | -         | -        | -     | -             | 0        | -   |
|     |                |                                           | U-2   |   600 | Sep-12   | Uncertain   | Uncertain      |           |           |          |       |               |          | -   |
| 13  | Jharkhand      | Tori TPP Ph-II                            | U-3   |   600 | Dec-15   | Uncertain   | Uncertain      | 2500      | 2500      | - -      | -     | -             | 0        | -   |
| 14  | Maharashtra    | Amravati TPP Ph-II                        | U-1   |   270 | Jul-14   | Uncertain   | Uncertain      | 6646      | 6646      | -        | - -   | -             | 0        | -   |
|     |                |                                           | U-2   |   270 | Sep-14   | Uncertain   | Uncertain      |           |           |          |       |               |          | -   |
|     |                |                                           | U-3   |   270 | Nov-14   | Uncertain   | Uncertain      |           |           |          |       |               |          | -   |
|     |                |                                           | U-4   |   270 | Jan-15   | Uncertain   | Uncertain      |           |           |          |       |               |          | -   |
|     |                |                                           | U-5   |   270 | Mar-15   | Uncertain   | Uncertain      |           |           |          |       |               |          | -   |
| 15  | Maharashtra    | Lanco Vidarbha                            | U-1   |   660 | Jul-14   | Uncertain   | Uncertain      | 6936      | 10433 -   | -        | -     | -             | 3497     | -   |
|     |                | TPP                                       | U-2   |   660 | Nov-14   | Uncertain   | Uncertain      |           |           |          |       |               |          | -   |
| 16  | Maharashtra    | Nasik TPP Ph-II /                         | U-1   |   270 | Apr-13   | Uncertain   | Uncertain      | 6789      | 6789 -    | -        | -     | -             | 0        | -   |
|     |                | Ratan India Nasik                         | U-2   |   270 | Jun-13   | Uncertain   | Uncertain      |           |           |          |       |               |          | -   |
|     |                | Power Pvt. Ltd.                           | U-3   |   270 | Aug-13   | Uncertain   | Uncertain      |           |           |          |       |               |          | -   |
|     |                | BTG-BHEL                                  | U-4   |   270 | Oct-13   | Uncertain   | Uncertain      |           |           |          |       |               |          | -   |
|     |                |                                           | U-5   |   270 | Dec-13   | Uncertain   | Uncertain      |           |           |          |       |               |          | -   |
| 17  | Maharashtra    | Bijora Ghanmukh                           | U-1   |   300 | Dec-16   | Uncertain   | Uncertain      | 3189      | 3450      | - -      | -     | -             | 261      | -   |
|     |                | TPP                                       | U-2   |   300 | Mar-17   | Uncertain   | Uncertain      |           |           |          |       |               |          | -   |
| 18  | Maharashtra    | Shirpur TPP ,Shirpur Power Pvt. Ltd.-BHEL | U-2   |   150 | Apr-15   | Uncertain   | Uncertain      | 2413      | 2413      | 106.22 - | -     | -             | 0        | -   |
| 19  | MP             | Gorgi TPP                                 | U-1   |   660 | Jun-13   | Uncertain   | Uncertain      | 3941      | 3941      | - -      | -     | -             | 0        | -   |
| 20  | Odisha         | Ind Barath TPP (Odisha)                   | U-2   |   350 | Dec-11   | Uncertain   | Uncertain      | 3150      | 4254      | 1 -      | -     | -             | 1104     | -   |
| 21  | Odisha         | KVK Nilanchal TPP                         | U-1   |   350 | Dec-11   | Uncertain   | Uncertain      | 4990      | 6000 -    | -        | -     | -             | 1010     | -   |
|     |                |                                           | U-2   |   350 | Feb-12   | Uncertain   | Uncertain      |           |           |          |       |               |          | -   |
|     |                |                                           | U-3   |   350 | Feb-12   | Uncertain   | Uncertain      |           |           |          |       |               |          | -   |
| 22  | Odisha         | Lanco Babandh TPP                         | U-1   |   660 | Apr-13   | Uncertain   | Uncertain      | 6930      | 10430 -   | -        | -     | -             | 3500     | -   |
|     |                |                                           | U-2   |   660 | Aug-13   | Uncertain   | Uncertain      |           |           |          |       |               |          | -   |
| 23  | Odisha         | Malibrahmani TPP                          | U-1   |   525 | Dec-12   | Uncertain   | Uncertain      | 5093      | 6330      | - -      | -     | -             | 1237     | -   |
|     |                |                                           | U-2   |   525 | Feb-13   | Uncertain   | Uncertain      |           |           |          |       |               |          | -   |
| 24  | TN             | Tuticorin TPP                             | U-1   |   660 | May-12   | Uncertain   | Uncertain      | 3595      | 3595      | -        | -     | - -           | 0        | -   |
| 25  | TN             | Tuticorin TPP St-IV                       | U-1   |   525 | Sep-18   | Feb-21      | Mar-21         | 3514      | 3514      | 822.94   | 508.9 | 852.6 1437.94 | 0        | -   |
| 26  | WB             | Hiranmaye Energy Ltd                      | U-3   |   150 | May-16   | Uncertain   | Uncertain      | 2656      | 3307      | 48.09    | -     | - -           | 651      | -   |

****************