Lok Sabha Question No. 30 (STARRED), answered on 2022-02-03
Subject: Road Projects in Chhattisgarh
Ministry: ROAD TRANSPORT AND HIGHWAYS
Asked by: Arun Sao

## GOVERNMENT OF INIDA MINISTRY OF ROAD TRANSPORT & HIGHWASYS

LOK SABHA STARRED QUERSTION NO. 30 ANSWER ON 03 RD  FEBRUARY, 2022

## ROAD PROJECTS IN CHHATTISGARH

*30.  SHRI ARUN SAO:

Will the Minister of ROAD TRANSPORT and HIGHWAYS

सड़क परिवहन औि िाजमार्ग मंत्री

be pleased to state:

- (a) the details  and  the status of ongoing  road projects in  the  state of Chhattisgarh as on date;
- (b) the time by which the said projects are likely to be completed; and (c) the funds sanctioned by the Government for the State during the last three years and the current year for the purpose, project-wise?

## ANSWER

THE MINISTER OF ROAD TRANSPORT AND HIGHWAYS

(SHRI NITIN JAIRAM GADKARI)

- (a) to (c)          A statement is laid on the Table of the House.

STATEMENT REFERRED TO IN REPLY TO PARTS (a) TO (c) OF LOK SABHA  STARRED  QUESTION  NO.  30  ANSWERED  ON  03.02.2022 ASKED  BY  SHRI  ARUN  SAO  REGARDING  ROAD  PROJECTS  IN CHHATTISGARH

(a) to (c) The Ministry is primarily responsible for development and maintenance of National Highways (NHs) and development of State Roads  are  the  responsibilities  of  the  concerned  State  Govts.  The details and the status of ongoing NH projects including the works sanctioned under Left Wing Extremism (LWE) scheme  in the State of Chhattisgarh,  alongwith  their  sanctioned  cost  and   likely  date  of completion  are  annexed.  The  details  of  expenditure  incurred  for development of NHs including the works sanctioned under Left Wing Extremism  (LWE)  scheme  in  State  of  Chhattisgarh  during  the  last three years and the current year are as under: -

| Year                    |   Expenditure (Rs. in Cr.) |
|-------------------------|----------------------------|
| 2018-19                 |                    1655.74 |
| 2019-20                 |                    1011.23 |
| 2020-21                 |                    1222.27 |
| 2021-22 (till December) |                     942.35 |

ANNEXURE

ANNEXURE REFERRED  TO  IN  REPLY  TO  PARTS  (a)  TO  (c)  OF  LOK  SABHA STARRED QUESTION NO. 30 FOR ANSWER ON 03.02.2022 ASKED BY SHRI ARUN SAO REGARDING ROAD PROJECTS IN CHHATTISGARH.

Details and the status of ongoing NH projects including the works sanctioned under Left Wing Extremism (LWE) scheme  in the State of Chhattisgarh, alongwith their sanctioned cost and  likely date of completion

|   Sl. No . | Name of Project                                                                                                         | NH No.   | Lengt h (K m)   | Date of Sa nction   |   Sanctio ned Co st | Date of S tart   | Physica l Progr ess   | Likely dat e of Comp letion   |
|------------|-------------------------------------------------------------------------------------------------------------------------|----------|-----------------|---------------------|---------------------|------------------|-----------------------|-------------------------------|
|          1 | Flyover and junction development at Tatib andh chowk at km 28 1.7 on Raipur-Aurang section of NH-6 (Ne w NH-53)         | 53       | 3.565           | 10.07.2019          |              127.98 | 23.12.201 9      | 28.17%                | 18.09.2022                    |
|          2 | 4-Laning of Bilaspur- Pathrapali section fro mKm0.00 to Km. 53 .300 of NH-111 (New NH 130) underHAM Mode                | 130      | 53.3            | 24.03.2018          |             1261.05 | 08.03.202 1      | 88.08%                | 30.04.2022                    |
|          3 | 4-Lane with paved sh oulder configuration of Pathrapali-Katghor a of NH-111 from K m53+300 to Km. 92 +600 underHAMMo de | 130      | 39.30           | 27.11.2019          |             1005.1  | 04.12.202 0      | 42.62%                | 03.12.2022                    |
|          4 | 4- laning of Champa- Korba-Katghora secti on from km. 0.000 to 38.200 of NH-149B u nder NH (O)                          | 149B     | 38.20           | 10.02.2021          |              999.97 | 06.01.202 2      | Mobiliz ation sta ge  | 05.01.2024                    |
|          5 | 4-laning of Raipur-K odebad section from km 10.200 to 43.400 of NH-43 (New NH- 30) under EPC Mode                       | 30       | 32.2            | 23.09.2016          |              987.88 | 11.03.201 7      | 66.23%                | 31.06.2022                    |
|          6 | 4-laning of Kodebad- Dhamtari section fro mkm. 43.4 to 82.209 of NH-43 (New NH- 30) under EPC Mode                      | 30       | 38.80 9         | 08.09.2016          |              967.19 | 11.03.201 7      | 46.32%                | 31.12.2022                    |

<!-- image -->

|   7 | Rehabilitation and up gradation of NH-216 from km 3.800 to 90. 460 (Raigarh to Sarai palli Section) in the S tate of Chhattisgarh t o two -lanes with pav ed shoulders under N HDP-IV on EPC basi s     |   153 |   81.00 | 09.12.2014   |   496.02 | 12.03.201 5   | 47.57%   | 31.12.2022   |
|-----|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------|---------|--------------|----------|---------------|----------|--------------|
|   8 | Rehabilitation and up gradation of NH-12A from km 246.849 to 3 17.406 (Kawardha to Simga Section) in the State of Chhattisgarh to two -lanes with pa ved shoulders under NHDP-IV on EPC ba sis.         |    30 |   71.03 | 09.12.2014   |   394.2  | 23.03.201 5   | 94.36%   | 30.06.2022   |
|   9 | Rehabilitation and up gradation of NH-111 from km 163.400 to 2 15.800 (Shivnagar to Ambikapur Section) i n the State of Chhatti sgarh to two -lanes wi th paved shoulders un der NHDP-IV on EP C basis. |   130 |   52.4  | 19.11.2015   |   335.32 | 12.06.201 7   | 89.52%   | 30.04.2022   |
|  10 | Rehabilitation and up gradation of NH-12A from km 191.422 to 2 42.300 (Chilpi to Ka wardha Section) in th e State of Chhattisgar h to two -lanes with p aved shoulders under NHDP-IV on EPC ba sis.     |    30 |   50.88 | 14.12.2015   |   291.05 | 08.06.201 6   | 98.46%   | 28.02.2022   |
|  11 | Rehabilitation and up gradation of NH-200 (New NH-49) from k m178.944 to 241.553 (Banari village to Ma sania Kala village Se ction) to two -lanes w ith paved shoulders in the State of Chhattisg       |    49 |   55.65 | 11.01.2016   |   543.73 | 24.09.201 6   | 82.11%   | 30.04.2022   |

|    | arh under NHDP-IV on EPC basis.                                                                                                                                                                             |    |       |            |        |             |        |            |
|----|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----|-------|------------|--------|-------------|--------|------------|
| 12 | Rehabilitation and up gradation of NH-43 fr om km 130.000 to 18 0.000 (Kanker to Bed ma section) Package- II, to two -lanes with paved shoulders und er NHDP-IV on EPC basis.                               | 30 | 53.26 | 01.01.2016 | 572.66 | 08.08.201 6 | 37.27% | 31.12.2022 |
| 13 | Rehabilitation and up gradation of NH-78 fr om km 373.505 to 46 9.300 (Ambikapur to Pathalgaon Section) t o two -lanes with pav ed shoulders in the St ate of Chhattisgarh u nder NHDP-IV on EP C basis.    | 43 | 74.63 | 08.01.2016 | 731.5  | 06.10.201 6 | 75.06% | 30.06.2022 |
| 14 | Rehabilitation and up gradation of NH-200 (New NH=49) from k m241.553 to 312.600 (Village Masania Kal a to - Rengapali Villa ge/ Odisha boarder S ection) to two -lane w ith paved shoulders o n EPC basis. | 49 | 60.45 | 10.03.2016 | 634.3  | 14.09.201 6 | 96.70% | 28.02.2022 |
| 15 | Rehabilitation and up gradation of NH-78 fr om km 469.000 to 53 1.000 (Patthalgaon to Kunkuri) to two -lane with paved shoulders in the State of Chhatti sgarh under NHDP-I V on EPC basis.                 | 43 | 62.48 | 18.03.2016 | 435.61 | 15.07.201 6 | 20.06% | 31.12.2022 |
| 16 | Rehabilitation and Up gradation to Two Lan e with Paved Shoulde rs from Km 531.250 t o km 597.946 (Kunku ri to CG/JH Border S ection) of NH-78 in t he State of Chhattisga                                  | 43 | 66.68 | 17.03.2017 | 423.79 | 08.01.201 8 | 94.06% | 28.02.2022 |

|    | rh under NHDP -IV on EPC basis                                                                                                                                                                                                                                                                           |      |      |          |        |             |          |            |
|----|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------|------|----------|--------|-------------|----------|------------|
| 17 | Construction of High Level Bridges across at Km. 372.050 (Bard ela Nala), Km. 374.2 00 (Jangla Nala), Km . 404.150 (Mari River ), Km. 414.350 (Tum nar River), Km. 337.2 00 (Singar Bahar Riv er) &Km. 331.800 ( Chinta Vagu River) o n NH-63 (Old NH-16 ) Bhopalpattnam to Ja gdalpur Road on EPC mode. | 63   |  0   | 13.03.18 |  71.75 | 03.06.201 9 | 45.00%   | 30.06.2022 |
| 18 | Strengthening of exist ing 2 lane paved shou lder from km 0.000 to 7.000, 13.000 to 15.2 00 &km. 21.200 to 2 3.300 and 4-lane wid ening in km. 7.000 to 13.00 (Mahasamund t own portion) of NH - 353.                                                                                                    | 353  | 17.3 | 06.10.17 |  57.82 | 20.03.201 8 | 100.00 % | 07.02.2022 |
| 19 | Strengthening and wi dening of existing 2 l ane road to two lane paved shoulder from km 7.750 to 26.542& km. 32.093 to 45.786 of NH -130 on EPC mode.                                                                                                                                                    | 130A | 32.4 | 08.11.17 | 188.8  | 24.05.201 9 | 82.00%   | 30.06.2022 |
| 20 | Construction of 4 No s Grade Separator bet ween Km. 281.000 to Km, 307.600 (Km. 28 6.400 Kumhari, Km. 299.000 Transport Na gar, Km. 302.000 Po wer House, Km. 304. 000 Chandra Moura Chowk to Km. 305.0 0 Supela) of NH-53 Old NH-06) Raipur-                                                            | 53   |  0   | 22.03.18 | 349.03 | 28.01.201 9 | 57.89%   | 18.07.2022 |

<!-- image -->

|    | Durg 4 Lane on EPC mode.                                                                                                                                                                                                                                                   |      |       |            |       |             |                      |            |
|----|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------|-------|------------|-------|-------------|----------------------|------------|
| 21 | Strengthening of km. 99.800 to Km. 168.80 0 i.e. Dhavalpur toM adangmuda section of NH No. 130 C on EP C mode.                                                                                                                                                             | 130C | 69    | 20.03.2020 | 40.02 | 03.12.202 0 | 100.00 %             | 15.02.2022 |
| 22 | Reconstruction &Str engthening work fro mKm. 400.00 to 430. 00 of NH-63 (Old N H-16).                                                                                                                                                                                      |      | 30    | 31.03.2020 | 50.34 | 02.12.202 0 | 96.67%               | 28.02.2022 |
| 23 | One Time Improvem ent of road in Masturi Bypass km. 10.400 to 11.250= 0.850 , km 1 4.200 to 16.900= 2.70 0km, km 18.042 to K m25.206 = 7.164 km &km25.206 to 51.75 6 = 26.55 km (Total l ength= 37.264 km)& Raising from km 16.9 00 to 18.042 (length= 1.142 km) on NH-49. | 49   | 38.4  | 19.06.2020 | 23.72 | 30.12.202 0 | 54.00%               | 30.06.2022 |
| 24 | Estimate for Construc tion of High Level Br idge across Goriyaba har Nalla river in km 299.130 on NH -63 ( Old NH-43) Jagdalpu r- Vishakhapatnam R oad                                                                                                                     | 63   |  0    | 12.06.2020 | 17.1  | 25.05.202 1 | 0.00%                | 24.11.2022 |
| 25 | One time improveme nt Pathalgaon town p ortion km 465.00 to 4 68.600                                                                                                                                                                                                       | 43   |  3.6  | 10.12.2020 |  3.38 | 10.08.202 1 | 86.67%               | 31.03.2022 |
| 26 | Raising in km. 503.6 00 of NH -63 (old N H 16) Bhopalpatnam to Jagdalpur                                                                                                                                                                                                   | 63   |  0.6  | 10.12.2020 |  2.45 | 12.10.202 1 | Mobiliz ation sta ge | 30.04.2022 |
| 27 | One time improveme nt road from km. 126. 360 to 127.500 (Bhat agaon realigned porti on. Km. 135.600 to 1 42.400 (Kharsia bypa ssed portion) and km.                                                                                                                        | 49   | 37.54 | 16.12.2020 | 37.32 | 08.11.202 1 | Mobiliz ation sta ge | 07.11.2022 |

|    | 150.800 to 180.400 (r aigarh town bypassed portion ) total length= 37.54 km of NH 49 ( old NH-200).                                                            |     |      |                                                            |        |                                        |                      |                      |
|----|----------------------------------------------------------------------------------------------------------------------------------------------------------------|-----|------|------------------------------------------------------------|--------|----------------------------------------|----------------------|----------------------|
| 28 | One time improveme nt for Baikunthpur Ci ty Portion road from Km. 299.800 to 312.8 00 on Katni-Gumla r oad NH-43                                               | 43  | 13   | 07.01.2021                                                 |   9.75 | 07.01.202 2                            | Mobiliz ation sta ge | 04.09.2022           |
| 29 | Construction of 2-lan e Bituminous road fro mKm.0.000 to 36.00 0 Bhopalapatnam-Ve ntapuram-Warangal- Hyedrabad road of N H-163 (Old NH-202). under LWE Scheme. | 163 | 36   | 19.3.2020                                                  |  37.08 | 20.08.202 0                            | 38.89%               | 30.06.2022           |
| 30 | Widening to two lane and improvement fro mkm. 0.00 to 52.400 of Nelasnar-Kodoli-G angaloor road un der LWE Scheme.                                             | -   | 52.4 | 26-05-201 0/ 22.12.14 (varies a s work sp litted)          |  73.08 | 05.02.15 &30.11.1 5-16.12.1 5 (varies) | 45.80%               | 30-06-202 2 (varies) |
| 31 | W/I SL to 2L of Bija pur-Modakpal-Laded -Tarlaguda Road km 0 to 48.0 i/c1MB& 107 CDs (existing Pa gdandi), (MDR) u nder LWE Scheme.                            | -   | 48   | 03.02.15/ 1 9.06.15 /21 .04.15 (var ies as wor k splitted) |  78.24 | 26.02.15 - 29.07.16 ( varies)          | 39.58%               | 30-06-202 2 (varies) |
| 32 | W/I SL to 2L of Bija pur-Awapalli-Jagargu nda Road km 0 to 70. 0 i/c 8 MB&120 CD s (existing 21 km BT) , (SH)under LWE Sc heme.                                | -   | 70   | 09.01.2012 / 27.02.19                                      | 166.51 | 22.02.12/ 05.03.19                     | 75.00%               | 30-06-202 2          |
| 33 | W/I SL to 2L of Palli -Barsur Km. 219.6 to 258.0 i/c 17MB&80 CDs (existing 9KM BT &6KMWBM), (                                                                  | -   | 38.4 | 06.07.10 / 17.11.14 ( varies as w                          |  54.25 | 15.12.14, 19.11.15, 03.05.16 ( varies) | 61.20%               | 31-12-202 2 (varies) |

|    | SH)under LWE Sche me.                                                                                                               |    |      | ork splitted )                        |        |                                        |          |                      |
|----|-------------------------------------------------------------------------------------------------------------------------------------|----|------|---------------------------------------|--------|----------------------------------------|----------|----------------------|
| 34 | W/I of SL to 2 L of Koyelibeda- Pratappu r (Km.0 to 31.0 ) i/c 7 MBs &26 CDs. (exis ting BT4KM, WBM7 .8 Km), (MDR)under LWE Scheme. | -  | 31   | 31.03.10                              |  54.97 | 07.09.201 8                            | 65.16%   | 31-03-202 2          |
| 35 | W/I of SL to 2 L of P V-79 Chotebetia-Ren gawahi i/c9MB&2 3 CDs (existing BT16 km, WBM20 km), ( MDR)under LWE Sc heme.              | -  | 36   | 31.03.10                              |  56.77 | 30.06.10/ 08.03.201 9                  | 89.17%   | 30-06-202 2          |
| 36 | W/I SL to 2L of Anta garh-Bedma (Km.0 to 35.0) i/c 1MB &36 C Ds (existing BT) (M DR)under LWE Sche me.                              | -  | 35   | 31.03.10                              |  52.38 | 23.09.10                               | 65.71%   | 30-06-202 2          |
| 37 | C/o 2L CC Pavement of Kalgaon-Koyelibe da (Km.6.0 to 22.6) i/ c 5 MB&18CDs , ( MDR)under LWE Sc heme.                               | -  | 16.6 | 06.07.10                              |  30.79 | 14.12.10                               | 85.54%   | 31-03-202 2          |
| 38 | W/I SL to 2L of Bhan upratappur-Pakhanjur -Bande-PV-109 km.2 7.0 to 118.6 i/c7MB &127 CDs (existing BT) , (SH)underLW E Scheme.     | -  | 91.6 | 31.03.2010 / 15.03.201 6              | 147.38 | 09.02.11                               | 100.00 % | 31-08-202 2          |
| 39 | W/I SL to 2L of Chh otedongar-Orchha (K m.0 to 31.0) i/c4MB &66 CDs (existing 1                                                     | -  | 31   | 25.08.15 ( varies as w ork splitte d) |  83.46 | 29.09.15, 18.11.15, 24.02.16 ( varies) | 90.32%   | 30-06-202 2 (varies) |

|    | 0kmBT&21KMB M) , (MDR)under L WEScheme.                                                                                                                  |    |    |                                                               |        |                                                  |          |                      |
|----|----------------------------------------------------------------------------------------------------------------------------------------------------------|----|----|---------------------------------------------------------------|--------|--------------------------------------------------|----------|----------------------|
| 40 | W/I SL to 2L of Nara yanpur-Sonpur-Maro da (Km. 0 to 78.0) i/c 11 MB&189 CDs (e xisting7KmBT&2 0 Km WBM&balan ce forest ), (SH) Par t-1under LWESche me. | -  | 78 | 10.06.10/ 2 2.12.14 (va ries as wor k splitted)               | 123.82 | 24.12.14, 19.11.15, 30.11.15, 31.03.16 ( varies) | 33.33%   | 31-12-202 2 (varies) |
| 41 | W/I SL to 2L of Nara yanpur-Palli-Barsur ( Km.176.6 to 219.6) i/ c 16 MB&45CDs (e xisting BT) ,(SH)und er LWE Scheme.                                    | -  | 43 | 22.03.2012                                                    | 111.56 | 20.06.12                                         | 100.00 % | 31-08-202 2          |
| 42 | Widening and Strengt hening from Km.1 to 28 of Sontarai Mainp at Road (MDR)under LWE Scheme.                                                             | -  | 28 | 31.03.2010                                                    |  31.64 | 23.10.10                                         | 92.86%   | 31-03-202 2          |
| 43 | W/I SL to 2L of Chit alnar-Marigudam Ro ad km 0 to 65.0 i/c 4 MB&87CDs (existi ng 3 km WBM), (SH) under LWE Scheme.                                      | -  | 65 | 03.05.2010 / 31.03.201 5/ 02.12.15 (varies as work splitt ed) |  78.11 | 20.05.15 - 11.06.16 ( varies)                    | 27.69%   | 30-06-202 2 (varies) |
| 44 | W/I SL to 2L of Dorn apal-Chintalnar-Jagar gunda Road Km 0 to 56(CC Pav.) i/c9MB &101 CDs (existing 8 km BT), (SH)under LWE Scheme.                      | -  | 56 | 12.02.15/ 2 1.08.15 (va ries as wor k splitted)               | 116.88 | 16.02.15, 03.07.15, 16.02.16 ( varies)           | 57.14%   | 31-12-202 2 (varies) |
| 45 | W/I SL to 2L of Km. 0 to 44.0 of Konta Go lapalli road i/c7MB                                                                                            | -  | 44 | 16.01.12 /0 3.02.2015/ 28.09.15 (                             |  74.17 | 16.02.15, 19.10.15 ( varies)                     | 18.18%   | 31-12-202 2 (varies) |

|    | &98 CDs (existing 3 4 km Pagdandi), (M DR)under LWE Sche me.                                                                   |    |      | varies as w ork splitte d)                               |       |                              |          |                      |
|----|--------------------------------------------------------------------------------------------------------------------------------|----|------|----------------------------------------------------------|-------|------------------------------|----------|----------------------|
| 46 | W/I SL to 2L of Km. 20.0 to 47.8 of Bheji Chintaqupha road i/c 3 MB&90CDs (exis ting 15 Km WBM) , ( MDR)under LWE Sc heme.     | -  | 27.8 | 09.01.12 ( varies as w ork splitte d)                    | 48.52 | 10.02.16, 15.02.16 ( varies) | 0.00%    | 31-12-202 2 (varies) |
| 47 | Construction of 2 lan e from km 0.00 to km 8.00 of Golapalli-Pai dgudem road in the St ate of Chhattisgarh u nder LWE Scheme.  | -  |  8   | 10.11.2015                                               | 11.09 | 29.03.16                     | 0.00%    | 31-12-202 2 (varies) |
| 48 | W/I SL to 2L of Injar am-Bheji Road Km 0 to 20 i/c 26 CDs (exis ting 3 KMBT), (MD R)under LWE Schem e.                         | -  | 20   | 31.3.10/ 11 .03.15/ 21. 8.15 (varie s as wor k splitted) | 42.82 | 30.03.15, 26.12.15 ( varies) | 100.00 % | 30-06-202 2 (varies) |
| 49 | Construction of 2 lan e from km 0.00 to km 12.00 of Kistaram -Pa idgudem road in the S tate of Chhattisgarh u nder LWE Scheme. | -  | 12   | 10.11.2015 / 26.04.16                                    | 26.75 | 21.06.16                     | 100.00 % | 31-03-202 2          |

*****