Lok Sabha Question No. 627 (UNSTARRED), answered on 2021-07-22
Subject: Road Projects in Bihar
Ministry: ROAD TRANSPORT AND HIGHWAYS
Asked by: Mahabali Singh

## be pleased to state:

- (a)  the  details  of  National  Highway  (NH)  and  other  road  transport projects being undertaken in Bihar at present;
- (b) the details of projects running behind schedule; and
- (c) the details of projects which have been sanctioned but the work thereon is yet to commenced?

## ANSWER

## THE MINISTER OF ROAD TRANSPORT AND HIGHWAYS

(SHRI NITIN JAIRAM GADKARI)

(a)  to  (c)  95  National  Highway  projects  are  being  undertaken  in Bihar at present. The 27 projects running on schedule (Annexure-I) and  42  projects  are  running  behind  schedule  (Annexure-II).  The balance  26  projects  sanctioned  recently  (Annexure-III)  and  the work thereon is yet to be commenced.

## GOVERNMENT OF INDIA

## MINISTRY OF ROAD TRANSPORT AND HIGHWAYS

## LOK SABHA UNSTARRED QUESTION NO. 627 ANSWERED ON 22 ND  JULY 2021

## ROAD PROJECTS IN BIHAR

## 627. SHRI MAHABALI SINGH:

## Will the Minister of ROAD TRANSPORT AND HIGHWAYS

सड़क परिवहन औि िाजमार्ग मंत्री

ANNEXURE REFERRED IN REPLY TO PART (a) OF LOK SABHA UNSTARRED QUESTION NO 627 FOR ANSWER ON 22.07.2021 ASKED BY SH MAHABALI SINGH REGARDING ROAD PROJECTS IN BIHAR

17.61%

14%

51%

|   Sr | Project Name                                                                                                 | Lanes   | NH No    | Total Length (Km)   | Mode   | Schedule Completion Date   | Current physical Progress (%)   |
|------|--------------------------------------------------------------------------------------------------------------|---------|----------|---------------------|--------|----------------------------|---------------------------------|
|    1 | Construction of 2-lane ROB of km 100 of NH- 327E (Job no. NH- 327E/Bihar(2)/15- 16/014-S&R(B))               | 2L      | 327E     | ROB                 | EPC    | 13.08.2021                 | 17.61%                          |
|    2 | Construction of 2-lane combined ROB in km 1.10 & km 1.11 of NH- 101.Job no. 2014-15-005 S&R (B)              | 2L      | 101/ 331 | ROB                 | EPC    | 27.02.2022                 | 40%                             |
|    3 | Construction of 2-lane ROB of km 132 of NH-19 (Job no. NH-19-Bihar (16)-2015-16-013- S&R(B)) (LC-65-B/2E)    | 2L      | 19/ 31   | ROB                 | EPC    | 25.08.2021                 | 14%                             |
|    4 | Construction of 2-lane ROB of km 135 of NH-19 (L.C No 62-A/3-E)(Job no. NH-19-Bihar(17)- 2015-16-012-S&R(B)) | 2L      | 19/31    | ROB                 | EPC    | 25.08.2021                 | 26.00%                          |
|    5 | Construction of 4-lane ROB of km 12 of NH-103 (Job no. NH-103/Bihar (5)/15-16/019-S&R(B))                    | 4L      | 103/322  | ROB                 | EPC    | 25.08.2021                 | 51%                             |
|    6 | Construction of ROB in km 194 (LC no. 53B/T-2) of NH 327E(Job No. NH- 327E-BR-2018-19/8)                     | 2L      | 327E     | ROB                 | EPC    | 15.05.2022                 | 5%                              |
|    7 | Construction of ROB in km 24 (LC no. 77A) of NH 327A (Job No. NH-327A- BR-2018-19/11)                        | 2L      | 327A     | ROB                 | EPC    | 15.11.2021                 | 5%                              |
|    8 | Construction of ROB in km 49 of NH 131A at Gaushala (Job No NH 131A-Bihar (16)/17- S&R(B)-027                | 2L      | 131A     | ROB                 | EPC    | 04.01.2023                 | 2%                              |
|    9 | Construction of RCC Minor bridge in km 02, km 14, km 40 and km 43 of NH-333 (Job-333-BR- 2017-18/915)        | 2L      | 333      | bridge              | EPC    | 08.02.2022                 | 47%                             |

|   10 | Construction of RCC Bridge at km 61/247, 61/650 & km 64 of NH- 110 on EPC mode in the State of Bihar(Job No. NH-110-BR-2018-19/6).                                                                                  | 2L   | 110     |   Bridge | EPC   | 05.12.2021   | 5%               |
|------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------|---------|----------|-------|--------------|------------------|
|   11 | Construction of a new 4 lane (Parrelel to existing MG Setu) with its approaces from km 0.00 to km 14.500 across river Ganga on NH-19 at Patna on EPC basis(Job No. NH-19-Bihar-2018- 19-924).                       | 4L   | 19      |    14.5  | EPC   | 22.09.2024   | 2.98%            |
|   12 | construction of a new 4 lane Major Bridge across River Kosi at Phulaut including Rhabilitation and upgradation of existing Birpur-Bihpur Section of NH-106 from km 106 to 136 to 2- Lane Paved shoulder on EPC mode | 4L   | 106     |    30    | EPC   | 06.06.2024   | Recently started |
|   13 | Strengthening and widening to 2 lane with paved shoulder from km 181.465 to 201.665 of NH-120 (job-120-BR- 2017-18/922)Nasriganj - Vikramganj                                                                       | 2L   | 120     |    20.2  | EPC   | 04.10.2022   | 0%               |
|   14 | Widening to 2 lane with paved shoulder and strenthening from km 19.860 to 38.060 ( Length- 18.200) of NH- 219 on EPC Mode                                                                                           | 2L   | 219     |    18.2  | EPC   | 20.10.2021   | 33%              |
|   15 | Strengthening work from Km 0.00 (Paswan chowk) to 58.450 (Mushrigharari) of NH-103 (New no-322) on EPC Mode (Job No. NH-322-BR-2019-20/20).                                                                         | 2L   | 103/322 |    55.5  | EPC   | 10.11.2021   | 56%              |
|   16 | Strengthening work in km 68 to 89 of NH110 under EPC Mode in the State of Bihar                                                                                                                                     | 2L   | 110     |    20.65 | EPC   | 15.12.2021   | 10%              |
|   17 | Widening & Strenthening from km 100.40 to km 107.80 (from Lakhanpur More to Faijullahpur) of NH-227A under EPC mode in the state of Bihar.                                                                          | 2L   | 227A    |     7.4  | EPC   | 19.10.2021   | 54%              |

|   18 | 4L of Bal. works of Patna - Gaya -Dobhi (Pkg-I) from km. 0.00 to km. 39.00 of Old NH-83                       | 4L   | 22    |     39 | Item Rate   | 13.12.2022                            | 7.2                                   |
|------|---------------------------------------------------------------------------------------------------------------|------|-------|--------|-------------|---------------------------------------|---------------------------------------|
|   19 | 4L of Bal. works of Patna - Gaya -Dobhi (Pkg-II) from km. 39.00 to km. 83.00 of Old NH- 83                    | 4L   | 22    | 44     | Item Rate   | 08.11.2022                            | 11.9                                  |
|   20 | 4L of Bal. works of Patna - Gaya -Dobhi (Pkg-III) from km. 83.00 to km. 127.217 of Old NH-83                  | 4L   | 22    | 44.217 | Item Rate   | 22.11.2022                            | 8.7                                   |
|   21 | Ara - Mohania (Pkg-I)                                                                                         | 4L   | 319   | 54.75  | EPC         | 16.07.2023                            | 21.4                                  |
|   22 | Ara - Mohania (Pkg-II)                                                                                        | 4L   | 319   | 60.8   | EPC         | 16.07.2023                            | 6.28                                  |
|   23 | 6L of Kanhauli - Ramnagar (Patna Ring Road PKG-I) from Km 0.000 to Km 39.160 of SH- 78/ new NH-131G           | 6L   | 131G  | 39.16  | EPC         | 07.03.2023                            | 1.00                                  |
|   24 | Bakhtiyarpur-Rajauli Pkg-II from km. 54.405 to km.101.630                                                     | 4L   | 20    | 47.225 | HAM         | Appointed date Declaration in process | Appointed date Declaration in process |
|   25 | Bakhtiyarpur-Rajauli Pkg-III from km. 101.630 to km.152.520                                                   | 4L   | 20    | 50.89  | HAM         | Appointed date Declaration in process | Appointed date Declaration in process |
|   26 | 4L from km. 34.600 to km. 79.970 & 2LPS from km. 79.970 to km. 82.000 of Narenpur - Purnea Section of NH-131A | 4L   | 131A  | 49     | HAM         | 17.03.2023                            | 0                                     |
|   27 | Umagaon-Saharsa (Package- IV) Koshi Bridge & approach Road - (Bheja-Bakaur)                                   | 2L   | 527 A | 13.3   | EPC         | 11.08.2023                            | 15.74%                                |

## Annexure-II

ANNEXURE REFERRED IN REPLY TO PART (b) OF LOK SABHA UNSTARRED QUESTION NO 627 FOR ANSWER ON 22.07.2021 ASKED BY SH MAHABALI SINGH REGARDING ROAD PROJECTS IN BIHAR

|   Sr No | Project Name                                                                                                                                                                                                                                                                                 | Lanes   | NH No   | Total Length (Km)   | Mode      | Schedule Completion Date   | Current physical Progress (%)   |
|---------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|---------|---------------------|-----------|----------------------------|---------------------------------|
|       1 | Construction of 4-lane ROB (L.C No SK/257C) of km 11 of NH-327E.(Job no. NH-327E/ Bihar(4)/15-16/016-S&R(B))                                                                                                                                                                                 | 4L      | 327E    | ROB                 | EPC       | 29.10.2019                 | 84%                             |
|       2 | Construction of 2-lane ROB in lieu of level crossing No-KK-4A of km 31 (Mania)of NH-81 Job no. 2014-15-007 S&R (B) (3*37m)                                                                                                                                                                   | 2L      | 81      | ROB                 | EPC       | 06.08.2019                 | 54.58%                          |
|       3 | Construction of 2-lane combined ROB in lieu of level crossing No-KK-12 of km 48 (Pranpur) of NH-81 Job no. 2014-15-008 S&R (B) (4*36 m)                                                                                                                                                      | 2L      | 81      | ROB                 | EPC       | 08.08.2019                 | 72.7%,                          |
|       4 | Construction of 2-lane ROB of km 46 (LC No KT2-2/B)of NH- 131A (Katihar) [Job no.NH- 131A/Bihar(1)/15-16/015- S&R(B)]                                                                                                                                                                        | 2L      | 131A    | ROB                 | EPC       | 07.10.2020                 | 61.97%                          |
|       5 | Rehabilitation of 4-lane 5.575 km long, 4-lane MG Setu over Ganga River on NH-19 from km 212.72 to km 218.95 by dismantling the damaged pre stressed cantilever arms Superstructure and subsequent redecking by steel truss in Patna on EPC mode.(job no. NH-19/Bihar (2) /15-15- 021S&R(B)) | 4L      | 19/ 31  | Bridge              | EPC       | 18.05.2020                 | 75%                             |
|       6 | Reconstruction of damaged Bridge over river Tungi Bridge on NH-82 (H.L. RCC Bridge Km 38)11 X 20 mc/c(Job No. NH- 82/Bihar(13)/15-16-023)                                                                                                                                                    | 2L      | 82      | Bridge              | Item Rate | 05.07.2019                 | 65%                             |
|       7 | Reconstruction of damaged Bridge over river Falgu at km 38 near Bandhuganj on NH- 110. 5X30m                                                                                                                                                                                                 | 2L      | 110/ 33 | Bridge              | Item Rate | 25.08.2019                 | 60%                             |
|       8 | Construction of High level New RCC Bridge at km 81.00 of NH- 327E on EPC Mode (Job no. NH-327E-BR-2018-19/4)                                                                                                                                                                                 | 2L      | 327E    | Bridge              | EPC       | 17.05.2021                 | 37%                             |

|   9 | Construction of Major bridge over Bhangia River at km 86.936 of NH-327E & its approaches on EPC mode (Job No. NH-327E-BR-2018-19/5)                                                                                        | 2L    | 327E     |   Bridge | EPC       | 21.05.2021   | 57.77%   |
|-----|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------|----------|----------|-----------|--------------|----------|
|  10 | W & S work in km 30.00 to 45.00 of NH-101. Job no. 101- BR-2017-18/911                                                                                                                                                     | 2L    | 101/ 331 |   15     | Item Rate | 06.08.2020   | 86%      |
|  11 | Widening and strengthening of existing road into 2 lane with paved shoulder from Pokhrauni Chowk to Junction with NH-57 near Jhanjharpur (km 0.00 o 28.00) of NH-527A in the State of Bihar.(Job no. 527A-BR- 2015-16-893) | 2L    | 527A     |   26.3   | Item Rate | 02.11.2018   | 85%      |
|  12 | Widening/ strengthening from km 115.00 (Tola Kurwa) to 141.050 (Bishunpur) of NH-333 (Job NO.333-BR-2017-18/917)                                                                                                           | 2L    | 333      |   26.5   | Item Rate | 17.02.2020   | 94%      |
|  13 | Strengthening & Widening from km 142.050 to 167.465 (Goh-Daudnagar) of NH-120. Job no. 120-BR-2017-18/913                                                                                                                  | 2L    | 120      |   25.415 | EPC       | 12.03.2021   | 63%      |
|  14 | Strengthening & Widening from km 0.00 to 10.80 of NH- 219(Job No. NH-219-BR-2018- 19/7)                                                                                                                                    | 2L    | 219      |   10.8   | EPC       | 28.11.2020   | 60%      |
|  15 | Strengthening and widening to 2 lane with paved shoulder from km 103.865 to 142.050 (Gaya-Goh) of NH-120(Job No. NH-120-BR-2017-18/920)                                                                                    | 2L    | 120      |   37.885 | EPC       | 11.01.2021   | 49%      |
|  16 | Widening to 2 lane with paved shoulder and strengthening from km 45.00 to 65.00 (design length- 18.990) of NH-101 (New NH-331) on EPC Mode (Job No. NH-101(331)-BR-2018- 19/3)                                             | 2L    | 101      |   20     | EPC       | 14.07.2021   | 72%      |
|  17 | Strengthening and including improvement of geometrics work from km 97 to km 104.20 of NH-28B (New NH-727 on EPC mode(Job No. NH-28B(727)-BR- 2018-19-10).                                                                  | 2L    | 28B/ 727 |    7.2   | EPC       | 16.10.2020   | 90%      |
|  18 | Strengthening and including improvement of geometrics work from km 104.20 to km 110 of NH-28B (New NH-727) on EPC mode.(Job No. NH- 28B(727)-BR-2018-19-2).                                                                | IL/SL | 28B/ 727 |    5.8   | EPC       | 16.01.2021   | 60%      |

|   19 | Strengthening work of NH 227A (Part) from Chakia (NH-28) to Lalachhapra chowk via Kesariya from km 118.040 to km 142.756 on EPC mode. [ 3 km > 2L ]                                                                                                                                                                                                                                                                                  | 2L/IL   | 227A   |   24.716 | EPC   | 16.05.2021   | 55%    |
|------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|--------|----------|-------|--------------|--------|
|   20 | Engineering, Procurement, and Construction of Rehabilitation and Upgrading to 2- lanes/2 - lane with Paved Shoulders Configuration and Strengthening of Fatuah- Harnaut- Barh Section (km0 to km69.6) of NH-30A in the State of Bihar under Phase-I of National Highways Inter- connectivity Improvement Projects (NHIIP).                                                                                                           | 2L      | 30A    |     71.8 | EPC   | 05.08.2019   | 95%    |
|   21 | Rehabilitation and Upgrading to 2 lanes/2-lane with paved shoulders configuration and strengthening of of Birpur - Bihpur Section (from km 0.0 to Km 106) of NH - 106 i under phase -I of National Highways Interconnectivity Improvement Projects (NHIIP)' (ICB No. : NHIIP-BR-106-7) .                                                                                                                                             | 2L      | 106    |    106   | EPC   | 02.10.2019   | 36.34% |
|   22 | Engineering, Procurement, and Construction of Rehabilitation and Upgrading to 2 lanes/2 lane with Paved Shoulders Configuration and Strengthening of Sitamarhi- Jaynagar-Narahia Section (km 40.00 to km 219.945) of NH- 104 (Package No. NHIIP-BR- 104-11) for Lot-I-km 40.00 to km 65.400 and km 76.300 to km 79.400' under Phase-I of National Highways Inter- connectivity Improvement Projects (NHIIP)[NHIIP-BR-104- 11(Lot-I)] | 2L      | 104    |     28.5 | EPC   | 03.05.2018   | 55%    |
|   23 | Engineering, Procurement, and Construction of Rehabilitation and Upgrading to 2 lanes/2 lane with Paved Shoulders Configuration and Strengthening of Sitamarhi- Jaynagar-Narahia Section (km 40.00 to km 219.945) of NH- 104 in the State of Bihar (Package No. NHIIP-BR-104-11)                                                                                                                                                     | 2L      | 104    |     77.1 | EPC   | 29.12.2018   | 72%    |

|    | for Lot-II-km 79.400 to km 156.500 under Phase-I of National Highways Inter- connectivity Improvement Projects (NHIIP).[NHIIP-BR- 104-11(Lot-II)]                                                                                                                                                                                                                                                                                                                 |       |              |        |             |            |       |
|----|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------|--------------|--------|-------------|------------|-------|
| 24 | Engineering, Procurement, and Construction of Rehabilitation and Upgrading to 2 lanes/2 lane with Paved Shoulders Configuration and Strengthening of Sitamarhi- Jaynagar-Narahia Section (km 40.00 to km 219.945) of NH- 104 in the State of Bihar (Package No. NHIIP-BR-104-11) for Lot-III-km 156.500 to km 219.945' under Phase-I of National Highways Inter- connectivity Improvement Projects (NHIIP).[NHIIP-BR- 104-11(Lot-III)][NHIIP-BR-104- 11(Lot-III)] | 2L    | 104          | 63.45  | EPC         | 11.11.2018 | 85%   |
| 25 | Four Laning of Gaya Hisua- Rajgir-Nalanda-Biharsharif Section Km 0.00 to 92.935 on NH-82 in state of Bihar                                                                                                                                                                                                                                                                                                                                                        | 4L    | 82           | 92.935 | EPC         | 06.11.2019 | 69%   |
| 26 | Aunta - Simaria including Ganga Bridge                                                                                                                                                                                                                                                                                                                                                                                                                            | 4L/6L | 31           |  8.15  | HAM         | 26.02.2022 | 18.44 |
| 27 | Maheshkunt-Saharsa-Purnea (Pkg I) of NH-107                                                                                                                                                                                                                                                                                                                                                                                                                       | 2L    | 231          | 90     | EPC         | 19.12.2021 | 11.44 |
| 28 | Maheshkunt -Saharsa-Purnea (Pkg II) of NH-107                                                                                                                                                                                                                                                                                                                                                                                                                     | 2L    | 231          | 87.96  | EPC         | 11.12.2020 | 13.17 |
| 29 | Simaria (Km. 206.050) to Khagaria (Km. 266.282)                                                                                                                                                                                                                                                                                                                                                                                                                   | 4L    | 31           | 60.23  | EPC         | 03.04.2019 | 89    |
| 30 | 4L of Hajipur-Muzaffarpur Section of the existing NH-77 from Km. 0+000 to Km. 46+300                                                                                                                                                                                                                                                                                                                                                                              | 4L    | 22           | 63.17  | BOT Annuity | 06.02.2013 | 85.48 |
| 31 | Chhapra - Gopalganj section                                                                                                                                                                                                                                                                                                                                                                                                                                       | 2L PS | 531          | 94.26  | EPC         | 06.12.2017 | 95.38 |
| 32 | Chhapra - Hajipur from km. 143.200 to km. 209.200                                                                                                                                                                                                                                                                                                                                                                                                                 | 2L/4L | 31           | 66.74  | BOT Annuity | 24.07.2013 | 86.55 |
| 33 | 2L PS of Majhauli to Charout section from km. 0.00 to km. 63.655                                                                                                                                                                                                                                                                                                                                                                                                  | 2L PS | 527C         | 63.66  | EPC         | 04.11.2021 | 14.04 |
| 34 | Balance Work of Piprakothi-Motihari- Raxaul on NH-28A                                                                                                                                                                                                                                                                                                                                                                                                             | 2L PS | 28A and 527D | 68.6   | Item Rate   | 3.10.2020  | 53.23 |
| 35 | Construction of Approach Road to Rail-cum- Road Bridge across river Ganga at Munger Ghat NH-333 B                                                                                                                                                                                                                                                                                                                                                                 | 2L    | 333B         | 14.52  | EPC         | 28.05.2021 | 61    |

|   36 | Koilwar Bhojpur from km. 137.375 of NH- 30 to km. 27.37 of NH-84               | 4L PS   | 922   |   43.85 | EPC      | 02.01.2020   |   75.1 |
|------|--------------------------------------------------------------------------------|---------|-------|---------|----------|--------------|--------|
|   37 | Patna Bakhtiyarpur section of NH-30 from km. 181.300 to km. 231.950            | 4L      | 922   |   50.45 | BOT Toll | 24.03.2014   |  99.78 |
|   38 | Bhojpur Buxar section of NH-84 from km.27.37 to km. 75.00                      | 4L PS   | 922   |   47.9  | EPC      | 16.10.2020   |  65.15 |
|   39 | Bakhtiyarpur (Km 153.300) to Mokama (Km 197.900)                               | 4L      | 31    |   44.6  | EPC      | 10.12.2019   |  33.83 |
|   40 | 2nd Flyover (LCW) Parallel to Existing Flyover in Kishanganj Town              | 2L      | 31    |    3.18 | EPC      | 28.06.2020   |  75    |
|   41 | 2L PS of Forbesganj (Km.0.000) to ICP at Jogbani (Km.9.26) on NH-57A in Bihar  | 4L      | 57A   |    9.26 | EPC      | 17.04.2018   |  85.6  |
|   42 | Six Laning of Varanasi to Aurangabad from km. 786.00 to km. 978.40 of Old NH-2 | 6L      | 19    |  192.4  | BOT Toll | 09.03.2014   |  59.47 |

## Annexure-III

ANNEXURE REFERRED IN REPLY TO PART (c) OF LOK SABHA UNSTARRED QUESTION NO 627 FOR ANSWER ON 22.07.2021 ASKED BY SH MAHABALI SINGH REGARDING ROAD PROJECTS IN BIHAR

|   Sl no. | Project Name                                                                                                                                                                                                                                                                         | Lanes   | NH No    | Total Length (Km)   | Mode      | Status                      |
|----------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|----------|---------------------|-----------|-----------------------------|
|        1 | Construction of New 4-Lane Bridge (Parallel to existing Vikramashila Setu)from km 8+920 to Km 13+375(including approach road 35m Naugachhia side &53 m Bhagalpur side)across River Ganga on newly declared NH-131B at Bhagalpur in the State of Bihar(Job No.NH-131B- BR-2020-21/21) | 4L      | 131B     | 4.5                 | EPC       | Awarded but not Appointed   |
|        2 | Strengthening from km 38.85 to km 97.05 of NH-227A                                                                                                                                                                                                                                   | 2L      | 227A     | 56.75               | EPC       | Awarded but not Appointed   |
|        3 | Strengthening from Km 36 to 68 in the state of Bihar                                                                                                                                                                                                                                 | 2L      | 110/ 33  | 23.45               | EPC       | Awarded but not Appointed   |
|        4 | Rehabilitation and Upgrading to 2 lanes/2-lane with paved shoulders configuration Fathu -Harnaut-Barh Section(km 0 -km 69) of NH-30Ain the state of Bihar                                                                                                                            | 2L      | 30A      | 3.12                | Item rate | Awarded but not Appointed   |
|        5 | Construction of New High Level RCC major Bridge (13X31m)in place of old submersible damaged bridge in Km178 on NH-333A across River Chanan in the state of Bihar on EPC mode(Job no.NH-333A-BR-2020- 21/22)                                                                          | 2L      | 333A     | Bridge              | EPC       | Awarded but not Appointed   |
|        6 | Construction of RCC Bridge at km 112 of NH-333 on EPC mode                                                                                                                                                                                                                           | 2L      | 333      | Bridge              | EPC       | Awarded but not Appointed   |
|        7 | Saharsa ROB km 73 (LC No.-31 SPL)                                                                                                                                                                                                                                                    | 2L      | 107      | ROB                 | EPC       | Sanctioned, yet not awarded |
|        8 | Construction of 2-lane ROB of km 91 of NH-28B (job no. NH- 28B/Bihar(7)/15-16-020-S&R(B))                                                                                                                                                                                            | 2L      | 28B/ 727 | ROB                 | EPC       | Sanctioned, yet not awarded |
|        9 | Construction of 2-lane ROB of km 94 of NH-28B (job no. NH- 28B/Bihar(8)/15-16-018-S&R(B))                                                                                                                                                                                            | 2L      | 28B/ 727 | ROB                 | EPC       | Sanctioned, yet not awarded |
|       10 | Improvrment of 2 lane with paved shoulde of stretch from Bikramganj Dawath Melayabagh Nawanagr - Dumrow of NH-120(Ch-201.665 to Km 240.200)excluding Dawath bypass under EPC mode in the state of Bihar                                                                              | 2L      | 120      | 36.965              | EPC       | Sanctioned, yet not awarded |

|   11 | Widening & Strengthening from km 70.15 to km 121.025 of NH-80                                                                                                                                                                                 | 2L   | 80/33   | 50.875   | EPC       | Sanctioned, yet not awarded                                  |
|------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------|---------|----------|-----------|--------------------------------------------------------------|
|   12 | Widening & Strengthening from km132.895 to km 190.15 NH-80                                                                                                                                                                                    | 2L   | 80/33   | 57.255   | EPC       | Sanctioned, yet not awarded                                  |
|   13 | One time improvement of left out portion of ROB at km 12 of NH-103 and km 132 & 135 of NH-19 on item rate mode                                                                                                                                | 2L   | 103/19  | 4.95     | Item Rate | Sanctioned, yet not awarded                                  |
|   14 | Construction of Newhigh level RCC bridge at existing location of old Bridge cross Chir River in km 199 on NH-333A & n its approaches having an aggregate length of 700(350 m on both side)in District Banka in the state of Bihar on EPC mode | 2L   | 333A    | Bridge   | EPC       | Sanctioned, yet not awarded                                  |
|   15 | One time improvement of left out portion of NH-80 from km 119+885 (Dogachhi) to km 132+895 (Zero mile Bhagalpur) on EPC mode in the State of Bihar                                                                                            | 2L   | 80/33   | 13.01    | EPC       | Sanctioned, yet not awarded                                  |
|   16 | Strengthening from Ch. 16.000 to 19.860 and Ch 38.060 to Ch 40.000 of NH-219 on EPC mode in the State of Bihar                                                                                                                                | 2L   | 219     | 5.8      | EPC       | Sanctioned, yet not awarded                                  |
|   17 | Construction of road side covered drain in km 213 (P) to 215 (P) in Bihra Bazar of NH-327E for the year 2020-21 on EPC Mode                                                                                                                   | -    | 327E    | 0        | EPC       | Sanctioned, yet not awarded                                  |
|   18 | 4L of Galgalia - Bahadurganj section from Km 0.000 to Km 49.000 (Package-I) of NH327E                                                                                                                                                         | 4L   | 327E    | 49       | HAM       | Agreement signed. Schedule commencement                      |
|   19 | 4L of Bahadurganj Araria section from Km 49.000 to Km 94.000 (Package-II) of NH- 327E                                                                                                                                                         | 4L   | 327E    | 44.995   | HAM       | on 12 September 2021                                         |
|   20 | 4L of Munger - Mirzachauki section from Munger to Kharia village junction from Km 69+520 to Km 95+580 (Pkg-1)                                                                                                                                 | 4L   | 80      | 26.06    | HAM       | Agreement signed. Schedule commencement on 04 September 2021 |
|   21 | 4L of Munger - Mirzachauki section from Km 95+580 to Km 125+000 (Pkg-2)                                                                                                                                                                       | 4L   | 80      | 29.42    | HAM       | Agreement signed. Schedule commencement on 12 November 2021  |
|   22 | 4L of Munger - Mirzachauki section from start of existing Bhagalpur bypass to Rasulpur from Km 125+000 to Km 157+350 (Pkg-3)                                                                                                                  | 4L   | 80      | 32.35    | HAM       | Agreement signed. Schedule commencement on 04 September 2021 |
|   23 | 4L of Munger - Mirzachauki section from Km 157+350 to Km 193+931 (Pkg-4)                                                                                                                                                                      | 4L   | 80      | 36.58    | HAM       | Agreement signed. Schedule commencement                      |

|    |                                                                                                                       |    |    |        |     | on 12 Nov, 2021             |
|----|-----------------------------------------------------------------------------------------------------------------------|----|----|--------|-----|-----------------------------|
| 24 | Elevated corridor in Gopalganj Town                                                                                   | 4L | 28 |  2.75  | EPC | Bid invited on 15.07.2021   |
| 25 | Aurangabad to Bihar - Jharkhand Border (Chordaha), Section of NH-2 from km. 180+000 to km. 209+827 (PKG-I)            | 6L | 19 | 30.088 | EPC | Bids to be invited Shortly. |
| 26 | Six laning of Aurangabad to Bihar - Jharkhand Border (Chordaha), Section of NH-2 from 209+827 to km. 249+525 (PKG-II) | 6L | 19 | 39.698 | EPC | Bids to be invited Shortly. |

*****