Lok Sabha Question No. 994 (UNSTARRED), answered on 2022-07-22
Subject: Setting up of AIIMS like Institutions
Ministry: HEALTH AND FAMILY WELFARE
Asked by: Adoor Prakash, Uttam Kumar Nalamada Reddy, Hibi Eden

## GOVERNMENT OF INDIA MINISTRY OF HEALTH AND FAMILY WELFARE DEPARTMENT OF HEALTH AND FAMILY WELFARE

## LOK SABHA UNSTARRED QUESTION NO-994

## TO BE ANSWERED ON 22 ND  JULY2022

## SETTING UP OF AIIMS LIKE INSTITUTIONS

994. ADV. ADOOR PRAKASH: SHRI UTTAM KUMAR REDDY NALAMADA: SHRI HIBI EDEN:

Will the Minister of HEALTH AND FAMILY WELFARE be pleased to state :-

- (a) the details of new AIIMS like institutions proposed to be set up in the country, State/UTwise, location-wise along with funds sanctioned and utilised in this regard;
- (b) the details of fully functional AIIMS like institutions in the country, State/UT-wise;
- (c) the details of pending AIIMS like institutions in the country, State/UT-wise; and
- (d)  the  time  by  which  such  institutes  are  likely  to  be  made  fully  functional  along  with  the present status of construction/development thereof, State/UT and location-wise?

## ANSWER THE MINISTER OF STATE IN THE MINISTRY OF HEALTH AND FAMILY WELFARE (DR. BHARATI PRAVIN PAWAR)

(a)  to  (d)  Setting  up  of  22  new  AIIMS  has  been  approved  under  Pradhan  Mantri  Swasthya Suraksha Yojana (PMSSY), 6 of which at  Bhopal (Madhya Pradesh), Bhubaneswar (Odisha), Jodhpur (Rajasthan), Patna (Bihar), Raipur (Chhattisgarh) and Rishikesh (Uttarakhand) are fully functional. State/UT-wise details of remaining 16 AIIMS, including details of funds sanctioned, funds released, the present status and timelines for completion is at Annexure.

## Status of 16 new AIIMS under PMSSY

|   S. No . | State/UT         | Location of AIIMS             |   Funds sanctioned (Rs. Crore) |   Funds released so far (Rs. Crore) | Timelines for completion                                                         | Progress made so far                                                                                                                                                                                                                        |
|-----------|------------------|-------------------------------|--------------------------------|-------------------------------------|----------------------------------------------------------------------------------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|         1 | Andhra Pradesh   | AIIMS, Mangalagiri            |                        1618    |                             1137.92 | August, 2022                                                                     |  Progress of construction work: o Phase I - OPD Block & Residential Complex: Completed o Phase II - Hospital and Academic Campus: 99%  MBBS classes commenced from academic year 2018-19.  OPD services operationalised since 12.3.2019. |
|         2 | Assam            | AIIMS, Guwahati               |                        1123    |                              645.69 | October, 2022                                                                    |  Progress of construction work - 70.03%  MBBS classes commenced from academic year 2020-21 from a temporary campus.                                                                                                                       |
|         3 | Bihar            | AIIMS, Darbhanga              |                        1264    |                                0    | 48 months from date of handing over of encumbrance free land by State Government |  Encumbrance free land has not been handed over by State Govt.                                                                                                                                                                             |
|         4 | Gujarat          | AIIMS, Rajkot                 |                        1195    |                              459.5  | October, 2022                                                                    |  Progress of construction work - 37%.  MBBS classes commenced from academic year 2020-21 from a temporary campus.  OPD services operationalised with effect from 31-12-2021.                                                             |
|         5 | Haryana          | AIIMS, Manethi                |                        1299    |                                0    | 48 months from date of handing over of encumbrance free land by State Government |  Encumbrance free land has not been handed over by State Govt.                                                                                                                                                                             |
|         6 | Himachal Pradesh | AIIMS, Bilaspur               |                        1471.04 |                             1308.27 | July, 2022                                                                       |  Progress of construction work - 97%.  MBBS classes commenced from academic year 2020-21.  OPD services operationalised with effect from 5-12-2021.                                                                                      |
|         7 | Jammu & Kashmir  | AIIMS, Vijaypur, Samba, Jammu |                        1661    |                              875.68 | January, 2023                                                                    |  Progress of construction work - 58%  MBBS classes commenced from academic year 2020-21 from a temporary campus.                                                                                                                          |
|         8 | Jammu & Kashmir  | AIIMS, Awantipora, Kashmir    |                        1828    |                              463.67 | January, 2025                                                                    |  Progress of construction work - 18%.                                                                                                                                                                                                      |

## Annexure

|   9. | Jharkhand     | AIIMS, Deoghar    |   1103 |   730.65 | July, 2022    |  Progress of construction work - 85.5%.  MBBS classes commenced from academic year 2019-20 from a temporary campus.  OPD services operationalised with effect from 24-8-2021.  250 bedded IPD operationalised since 12.7.2022.   |
|------|---------------|-------------------|--------|----------|---------------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|   10 | Maharashtra   | AIIMS, Nagpur     | 1577   |  1174.05 | July, 2022    |  Progress of construction work: 100%  MBBS classes commenced from academic year 2018-19.  OPD services operationalised since 9.9.2019.                                                                                            |
|   11 | Punjab        | AIIMS, Bathinda   |  925   |   748.7  | July, 2022    |  Progress of construction work - 100%.  MBBS classes commenced from academic year 2019-20.  OPD services operationalised since 25.12.2019.                                                                                        |
|   12 | Tamil Nadu    | AIIMS, Madurai    | 1977.8 |    12.35 | October, 2026 |  92% Pre-investment work completed.  Loan agreement signed between Govt. of India &Govt. of Japan.  Process to engage Project Management Consultant (PMC) started.  MBBS classes commenced from academic year 2021-22 from a     |
|   13 | Telangana     | AIIMS, Bibinagar  | 1028   |    29.28 | January, 2025 |  Executing Agency for the main work appointed.  Tender for main construction work awarded.  MBBS classes commenced from academic year 2019-20.  OPD services operationalised since 2.6.2020.                                     |
|   14 | Uttar Pradesh | AIIMS, Rae Bareli |  823   |   607.11 | Completed     |  OPD & Residential block completed.  Medical College / Hospital completed  MBBS classes commenced from academic year 2019-20.  OPD services operationalised since 13.8.2018.                                                     |
|   15 |               | AIIMS, Gorakhpur  | 1011   |   851.72 | Completed     |  Progress of construction work - 100%.  MBBS classes commenced from academic year 2019-20.  OPD services operationalised since 24.2.2019.  300 bedded IPD operationalised                                                        |

|    |             |                |      |         |            | since 7.12.2021.                                                                                                                           |
|----|-------------|----------------|------|---------|------------|--------------------------------------------------------------------------------------------------------------------------------------------|
| 16 | West Bengal | AIIMS, Kalyani | 1754 | 1313.48 | July, 2022 |  Progress of construction work: 100%  MBBS classes commenced from academic year 2019-20.  OPD services operationalised since 27.1.2021. |