Lok Sabha Question No. 2981 (UNSTARRED), answered on 2022-08-03
Subject: Master System Integrator Project
Ministry: COMMUNICATIONS
Asked by: Vijay Kumar Dubey

## GOVERNMENT OF INDIA MINISTRY OF COMMUNICATIONS DEPARTMENT OF TELECOMMUNICATIONS

## LOK SABHA UNSTARRED QUESTION NO. 2981 TO BE ANSWERED ON 3 RD  AUGUST, 2022

## MASTER SYSTEM INTEGRATOR PROJECT

†2981. SHRI VIJAY KUMAR DUBEY:

Will the Minister of COMMUNICATIONS be pleased to state:

- (a) whether  Bharat  Sanchar  Nigam  Limited  (BSNL)  has  become  the  first  telecom  service provider company to win the Master System Integrator Project and the Rajkot smart city project and if so, the details thereof;
- (b) whether BSNL has completed the various sections of the Rajkot Smart City Project in time and if so, the details thereof; and
- (c) whether BSNL has earned the revenue of 1000 crore rupees under the Smart City Project from 2018 till now and if so, the details thereof?

## ANSWER

## MINISTER OF STATE FOR COMMUNICATIONS (SHRI DEVUSINH CHAUHAN)

(a) & (b) BSNL participated in the tender invited by Rajkot Smart City Development Limited (RSCDL) for selection of Master Integrator Project for Rajkot Smart City Project on 09.08.2018. The letter of Intent (LoI) was issued to BSNL on 02.02.2019. Total seven Request Work Orders were issued by RSCDL. The status of various sections/components of Rajkot Smart City Project are enclosed at Annexure.

- (c) No, Sir.

Annexure Annexure to Lok Sabha Unstarred Question no. 2981 for answer on 03.08.2022

|   Sl No. | Request Order No.   | Component                                                       | Component Status                                                                                                                                              | Percentage (%) implementation   |
|----------|---------------------|-----------------------------------------------------------------|---------------------------------------------------------------------------------------------------------------------------------------------------------------|---------------------------------|
|        1 | RO 1                | Public Address System (PA)                                      | 78 Nos out of 82 PA system installed. 4 Nos pending due to location finalization by RSCDL                                                                     | 98%                             |
|        2 | RO 1                | Intelligent Transit Management System (ITMS)                    | All components completed except turnstiles (24 Nos). Turnstile's installation pending due to location not finalized by RSCDL for additional work order (RO 6) | 94%                             |
|        3 | RO 1                | Adaptive traffic control system (ATCS) - 15 Junctions           | Completed                                                                                                                                                     | 100%                            |
|        4 | RO 1                | Smart Bus stops                                                 | Completed                                                                                                                                                     | 100%                            |
|        5 | RO 1                | Smart Parking                                                   | Pending - Only 1 location shared till date and work completed at the shared location. Remaining 24 location pending from RSCDL                                | 15%                             |
|        6 | RO 1                | Enterprise GIS                                                  | Completed                                                                                                                                                     | 100%                            |
|        7 | RO 1                | Geo enabled Property tagging survey                             | Pending - work in progress. Property survey reinitiated as per instruction from RSCDL                                                                         | 7%                              |
|        8 | RO 1                | Data Center                                                     | Completed                                                                                                                                                     | 100%                            |
|        9 | RO 1                | Smart solution for illegal hawking                              | 21 out of 25 locations completed. 4 location site pre-requests pending from RSCDL                                                                             | 95%                             |
|       10 | RO 2                | ERP and E- Governance                                           | Pending - Work in Progress. 3 Core modules completed and testing/Sign off in progress                                                                         | 77%                             |
|       11 | RO 3                | Integrated command and control centre                           | Pending - Installation completed as per RFP terms, but approval pending from RSCDL                                                                            | 74%                             |
|       12 | RO 4                | Adaptive Traffic Control System (15 Junctions)                  | Completed                                                                                                                                                     | 100%                            |
|       13 | RO 5                | Data Recovery Center                                            | Pending - Site pre-request (DC- DR connectivity) pending from RSCDL                                                                                           | To be started                   |
|       14 | RO 6                | Additional work order for Intelligent Transit Management System | Pending - Location yet to be finalized by RSCDL                                                                                                               | 75%                             |
|       15 | RO 7                | Cyber Security solutions                                        | Change request approval pending from RSCDL                                                                                                                    | To be started                   |

*******