Lok Sabha Question No. 1336 (UNSTARRED), answered on 2023-02-09
Subject: Development and Maintenance of NHs
Ministry: ROAD TRANSPORT AND HIGHWAYS
Asked by: Navneet Ravi Rana

be pleased to state:

- (a) the targets fixed for the development and maintenance of National Highways (NHs) in the State of Maharashtra for the next three years;
- (b) the present status of ongoing road transport and highways projects in the State, district/location-wise; and
- (c) the details of the projects under Amravati district of the State that are  progressing  as  per  schedule  along  with  those  which  are  running behind schedule along with the reasons therefor?

## ANSWER

## THE MINISTER OF ROAD TRANSPORT AND HIGHWAYS

(SHRI NITIN JAIRAM GADKARI)

- (a)  Development and maintenance of NHs is a continuous process. The targets fixed for award and construction of National Highways  in the state of Maharastra  in the Current Year 2022-23 are 1102 Km. & 1735 Km. respectively. Targets for future years have not yet been fixed.
- (b) Present status of ongoing NH projects in the State of Maharashtra is at Annexure I.
- (c) Details of the Status of Ongoing NH projects in Amravati district of Maharashtra is at Annexure II.

## GOVERNMENT OF INDIA

## MINISTRY OF ROAD TRANSPORT & HIGHWAYS

## LOK SABHA UNSTARRED QUESTION NO. 1336 ANSWERED ON 09 th  FEBRUARY 2023

## DEVELOPMENT AND MAINTENANCE OF NHS

1336.  SHRIMATI NAVNEET RAVI RANA:

## Will the Minister of ROAD TRANSPORT AND HIGHWAYS

सड़क परिवहन औि िाजमार्ग मंत्री

Annexure -I

ANNEXURE  REFFERED  TO  IN  REPLY  TO  PART  (b)  OF  LOK  SABHA UNSTARRED QUESTION NO. 1336 FOR ANSWER ON 09.02.2023 ASKED BY SHRIMATI NAVNEET RAVI RANA REGARDING DEVELOPMENT AND MAINTENANCE OF NHs

Present status of ongoing NH projects   in the state of Maharashtra

| Sr. No.                                  | District                                 | Project                                                                   | NH No.                                   | Total Length (km)                        | Awar ded Cost (Rs. Cr.)                  | Appointed date                           | Likely / act ual date of completion of the proj ect   | Physical progress %                      |
|------------------------------------------|------------------------------------------|---------------------------------------------------------------------------|------------------------------------------|------------------------------------------|------------------------------------------|------------------------------------------|-------------------------------------------------------|------------------------------------------|
| Projects with state Govt. of Maharashtra | Projects with state Govt. of Maharashtra | Projects with state Govt. of Maharashtra                                  | Projects with state Govt. of Maharashtra | Projects with state Govt. of Maharashtra | Projects with state Govt. of Maharashtra | Projects with state Govt. of Maharashtra | Projects with state Govt. of Maharashtra              | Projects with state Govt. of Maharashtra |
| 1                                        | Akola                                    | Akola - Akot                                                              | 161A                                     | 39.29                                    | 245.45                                   | 10.08.2017                               | 31.03.2023                                            | 92.59                                    |
| 2                                        | Wasim                                    | Digras - Darwah - K aranja                                                | 361C                                     | 74.35                                    | 304.88                                   | 13.06.2017                               | 31.03.2023                                            | 82.17                                    |
| 3                                        | Aurangabad                               | Aurangabad - Sillo d                                                      | 753F                                     | 48.34                                    | 304.21                                   | 15.06.2017                               | 31.03.2023                                            | 83.65                                    |
| 4                                        | Aurangabad, Ahmednagar, Beed             | Paithan - Shirur                                                          | 752E                                     | 55.94                                    | 242.83                                   | 02.06.2017                               | 30.06.2023                                            | 71.43                                    |
| 5                                        | Beed, Ahmednagar                         | Shirur - Kharda                                                           | 752E                                     | 58.55                                    | 265.16                                   | 17.06.2017                               | 30.06.2023                                            | 74                                       |
| 6                                        | Aurangabad, Jalgaon                      | Sillod - Fardapur                                                         | 753F                                     | 39.03                                    | 225.32                                   | 12.06.2017                               | 31.03.2023                                            | 89.79                                    |
| 7                                        | Ahmednagar, Beed                         | Kharwandi - Rajuri                                                        | 361F                                     | 36.90                                    | 199.53                                   | 05.06.2018                               | 31.03.2023                                            | 90.63                                    |
| 8                                        | Auranagbad                               | Palphata - Khultab ad                                                     | 752H                                     | 31.92                                    | 184.55                                   | 30.06.2018                               | 31.03.2023                                            | 94                                       |
| 9                                        | Aurangabad                               | Kasabkeda to Dev gaon Rangari(Desi gn chainage 13/65 0 to 23/650 NH 752 H | 752H                                     | 10.00                                    | 31.81                                    | 05.04.2022                               | 05.04.2023                                            | 72                                       |
| 10                                       | Latur, Beed                              | Ahmedpur to Pimpl a Junctio n                                             | 548D                                     | 55.62                                    | 317.88                                   | 18.08.2017                               | 31.03.2023                                            | 78                                       |
| 11                                       | Beed                                     | Pimpla Junction to Manjarsumbh a                                          | 548D                                     | 81.69                                    | 395.70                                   | 18.08.2017                               | 31.03.2023                                            | 81                                       |
| 12                                       | Latur                                    | Latur-Jahirabad                                                           | 752K                                     | 64.94                                    | 294.40                                   | 27.11.2017                               | 31.03.2023                                            | 97.8                                     |
| 13                                       | Jalna                                    | Mantha - Partur                                                           | 548C                                     | 51.26                                    | 336.05                                   | 01.08.2017                               | 31.03.2023                                            | 94.11                                    |
| 14                                       | Jalna, Beed                              | Partur - Majalgaon                                                        | 548C                                     | 50.49                                    | 297.47                                   | 01.08.2017                               | 31.03.2023                                            | 88.84                                    |

|   15 | Beed                 | Kaij - Kusulumb                                                                                                                                                                                                                        | 548C   |   60.73 |   371.68 | 01.08.2017   | 31.03.2023   |   87.2 |
|------|----------------------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------|---------|----------|--------------|--------------|--------|
|   16 | Parbhani             | Jintur-Parbhani                                                                                                                                                                                                                        | 752K   |   38.42 |   222.57 | 20.09.2017   | 30.05.2023   |  74    |
|   17 | Latur                | Athamode - Tivitya l                                                                                                                                                                                                                   | 63     |   37.97 |   156    | 15-01-20     | 31.03.2023   |  95.44 |
|   18 | Buldhana             | Mehkar to Ajispur                                                                                                                                                                                                                      | 548C   |   35.84 |   160.2  | 11.07.2017   | 31.03.2021   | 100    |
|   19 | Aurangabad, Buldhana | Ajantha - Buldhana                                                                                                                                                                                                                     | 753E   |   49.13 |   257.4  | 14.06.2017   | 31.03.2023   |  96.16 |
|   20 | Aurangabd            | Rehabilitation and Up gradation of Au rangabad - Sillod - Ajanta - Jalgaon s ection of NH 753 F from Km.47+500 to Km 54+500 (Desig n Chainage) to four lane configuration in the state of Mah arashtra on EPC m de                     | 753F   |    7    |    56.23 | 10.09.2020   | 31.03.2023   |  56.75 |
|   21 | Aurangabd            | Rehabilitation and Upgradation of Aur angabad - Sillod - Ajanta - Jalgaon, NH 753 F from Km. 87+700 to Km 89+ 800, Km.144+750 t o Km 147+380 (De sign Chainage) to f our lane configura tion in the state of Maharashtra on EP C mode. | 753F   |    4.73 |    37.6  | 10.09.2020   | 31.03.2023   |  79.85 |
|   22 | Gondia               | Deori - Amgaon                                                                                                                                                                                                                         | 543    |   38.2  |   288.5  | 25.05.2017   | 31.03.2023   |  78.23 |
|   23 | Gadchiroli           | Gadchiroli - Asthi c oncrete                                                                                                                                                                                                           | 353C   |   33.07 |   329.95 | 09.12.2019   | 31.03.2023   |  90    |
|   24 | Gadchiroli           | NH-353C Section Guddigudam to Go vindpur Km 243/00 to Km 269/00                                                                                                                                                                        | 353C   |   24    |    55.01 | 23.11.2021   | 31.12.2023   |   0    |
|   25 | Gadchiroli           | NH-353C Section Choudampalli to G uddigudam fro m Km 219/00 t o 243/00                                                                                                                                                                 | 353C   |   24    |    56.93 | 23.11.2021   | 31.12.2023   |   0    |

|   26 | Gadchiroli       | Widening to Gondi a Amgaon Korchi Kurkheda Bramhap uri section of NH 5 43 in Km 392/00 to 397/00 in the state of Maharashtra                       | 543   |   5.00 |   10.87 | 15.05.2021   | 31.12.2023   |     0 |
|------|------------------|----------------------------------------------------------------------------------------------------------------------------------------------------|-------|--------|---------|--------------|--------------|-------|
|   27 | Gadchiroli       | Widening to Jhala mal Balod Manpur CG MH State Bord er Dhanora Gadchi roli Mul Chandrapu r Road NH 930 in K m 133/00 to 145/00 in the state of Mah | 930   |  12    |   19.81 | 15.05.2021   | 31.03.2023   | 95    |
|   28 | Gadchiroli       | Upgradation of Ch andrapur -Ballarpu r-Kothari-Gondpim pri-Ashti Road in K m.284/400 to 292/7 98 ( Navegaon to A                                   | 353B  |   8    |   39.65 | 23.11.21     | 15.05.2023   | 65.1  |
|   29 | Gadchiroli       | shti) Repanpalli to Siron cha -NH-353C secti on 262/00 to 321/0 0 including 16 min or bridges and 2 m ajor bridges                                 | 353C  |  59    |  214.24 | 01.06.2022   | 31.05.2024   |  3    |
|   30 | Chandrapur       | Chimur - Warora                                                                                                                                    | 353E  |  42.75 |  283.51 | 04.03.2017   | 31.03.2023   | 84.5  |
|   31 | Jalna            | Dhad - Bhokardan                                                                                                                                   | 753M  |  54.5  |  269.86 | 30.06.2018   | 31.03.2023   | 93.2  |
|   32 | Buldhana, Ja lna | Chikhali - Dhad                                                                                                                                    | 753M  |  28    |  153.47 | 30.06.2018   | 31.03.2023   | 77.92 |
|   33 | Aurangabad       | Km 89/800 to km 9 4/210 [Ajanta ghat portion ] of NH-753 F                                                                                         | 753F  |   4.41 |   32.4  | 25.06.2020   | 31.03.2023   | 90    |
|   34 | Satara, Sang li  | Karad-Tasgaon                                                                                                                                      | 166E  |  58.83 |  356.81 | 27.06.2017   | 30.06.2023   | 61    |
|   35 | Satara, Sang     | Karad-Vita                                                                                                                                         | 166E  |  47.5  |  267.16 | 07.07.18     | 31.03.2023   | 95.41 |
|   36 | Sangli           | Vita-Nagaj                                                                                                                                         | 166E  |  46.66 |  189.57 | 07.07.18     | 30.06.2023   | 67.5  |
|   37 | Kolhapur         | Upgradation to 2L PS rigid from km 6 6 to 82.44 of NH-16 6G Kolhapur Munci pal Corporation ne ar Phulewadi to Ka le                                | 166G  |  16.44 |   89.91 | 10.11.2022   | 13.05.2024   |  0    |

|   38 | Raigad            | Indapur - Agardand a         | 753F         |   42.35 |   258.00 | 11.07.2017   | 31.03.2023   |   97.2 |
|------|-------------------|------------------------------|--------------|---------|----------|--------------|--------------|--------|
|   39 | Raigad            | Mangaon - Dighi Po rt        | 753F         |   53.33 |   372.95 | 11.07.2017   | 31.03.2023   |  96    |
|   40 | Raigad            | Wakan - Pali - Kho poli      | 548A         |   40.6  |   160.2  | 01.08.2017   | 31.03.2023   |  84.03 |
|   41 | Thane             | Shahpur - Patgaon section I  | 548A         |   20.13 |   112.67 | 30.06.2018   | 30.06.2023   |  60.37 |
|   42 | Thane             | Shahpur - Patgaon section II | 548A         |   23.65 |   104.34 | 30.06.2018   | 31.03.2023   |  72    |
|   43 | Parbhani          | Parbhani - Gangak hed        | 752K         |   35.89 |   189.99 | 30.06.2018   | 31.03.2023   |  97    |
|   44 | Latur, Beed       | Pangaon - Dharma puri        | 548B & 361 H |   24.75 |    86.44 | 03.06.2019   | 31.03.2023   |  96.55 |
|   45 | Beed              | 4-lane Parali bypas s        | 548B         |    4.1  |    54.16 | 23.03.2021   | 28.02.2023   |  99    |
|   46 | Beed, Parbha ni   | Parli - Gangakhed- Loha      | 361F         |   30.4  |   128.67 | 14.02.2022   | 31.12.2023   |   9    |
|   47 | Nagpur            | Wadi - Asola                 | 351          |   39.2  |   216.83 | 26.09.2017   | 30.06.2023   |  64    |
|   48 | Bhandara, G ondia | Salaikhurd - Tirora          | 753          |   42.2  |   274.99 | 30.06.2018   | 31.03.2023   |  96.97 |
|   49 | Wardha            | Arvi - Talegaon              | 347A         |   13.7  |    78.48 | 11.10.18     | 30.06.2023   |  30    |
|   50 | Wardha            | Wardha - Arvi                | 647          |   53.71 |   245.96 | 15.10.18     | 31.03.2023   |  96    |
|   51 | Bhandara          | Nilaj phata - Bhand ara      | 247          |   53.26 |   279.15 | 29.05.2018   | 30.05.2023   |  70    |
|   52 | Wardha            | Seldoh - Pavnar              | 353I         |   48.62 |   291.91 | 17.11.18     | 30.06.2023   |  60    |
|   53 | Gondia            | Amgaon - Gondia              | 543          |   20.08 |   139.5  | 01.11.2021   | 30.08.2023   |  28    |
|   54 | Gondia            | Tirora - Gondia              | 753          |   28.2  |   179.91 | 01.11.2021   | 30.08.2023   |  20    |
|   55 | Bhanadara         | Sakoli - Bhandara            | 353C         |   55.8  |   265.99 | 09.11.2017   | 31.03.2023   |  95    |
|   56 | Gondia            | Ghoti - Gondia               | 753          |   14.4  |    68.77 | 09.05.2018   | 31.03.2023   |  90    |
|   57 | Nanded            | Sarsum-Kothari NH 161A       | 161A         |   57    |   308.16 | 27.06.2017   | 30.05.2023   |  74.1  |
|   58 | Nanded            | Kothari -Dhanora N H-161A    | 161A         |   58    |   250    | 15.02.2019   | 31.03.2023   |  87.29 |
|   59 | Nanded            | Ardhapur-Himayat nager 752I  | 752I         |   64.7  |   278.82 | 5.06.2018    | 31.03.2023   |  90.87 |
|   60 | Nanded            | Himayatnager-Fuls awngi 752I | 752I         |   39.01 |   188.7  | 5.06.2018    | 31.03.2023   |  81.2  |
|   61 | Nanded            | Osmannagar - Kun dral        | 161A         |   52.73 |   206.45 | 5.06.2018    | 31.03.2023   |  87    |
|   62 | Parbhani          | Watur phata - Jintu r        | 752I         |   27    |   110    | 29.03.2022   | 20.09.2023   |  39.53 |

|   63 | Parbhani, Na nded   | Kolha to Nasratpur , Section of NH-222      | 61     |   51.50 |   145.26 | 13.04.2017   | 30.06.2023   | 48.64   |
|------|---------------------|---------------------------------------------|--------|---------|----------|--------------|--------------|---------|
|   64 | Nanded              | Nasratpur to Baras gaon, Sec tion of NH-222 | 61     |   30.05 |   301.91 | 08.09.2017   | 31.03.2023   | 78.37   |
|   65 | Nanded              | Barasgaon to Raha tee                       | 161A   |   55.53 |   151.61 | 15.03.2017   | 31.03.2023   | 96      |
|   66 | Nashik              | Rahuri - Sonai - Sh ani Singnapur           | 160C   |   26.16 |   105.93 | 05.06.2018   | 21.03.2022   | 77.93   |
|   67 | Ahmednagar, Pune    | Nhavra - Adhalgao n                         | 548D   |   48.45 |   216.51 | 26.11.2019   | 31.03.2023   | 97.21   |
|   68 | Nashik              | Nandgaon - Manma d                          | 753J   |   21.38 |   139.88 | 20.12.2021   | 13.06.2023   | 99      |
|   69 | Ahmednagar, Pune    | Adhalgaon - Jamkh ed                        | 548D   |   62.78 |   223.35 | 11.02.2022   | 30.06.2023   | 40.04   |
|   70 | Nandurbar           | Kolde - Khetia                              | 752G   |   48.62 |   298.11 | 27.07.2017   | 31.03.2023   | 92.38   |
|   71 | Ahmednagar, Nashik  | Pimpalner - Satana                          | 752G   |   42.57 |   193.14 | 15.01.2020   | 30.05.2023   | 74.169  |
|   72 | Nashik              | Chandwad - Manm ad                          | 752G   |   24.05 |   103.59 | 15.01.2020   | 30.03.2023   | 91.68   |
|   73 | Ahmednagar          | Ahmednagar bypas s - Kharwandi              | 61     |   51.75 |   129.94 | 18.01.2016   | 30.06.2023   | 74.38   |
|   74 | Raigad              | Pen - Khopoli                               | 166D   |   33.33 |   205.73 | 30.06.2018   | 30.06.2023   | 73.21   |
|   75 | Ratnagiri           | Pacharal - Mandan garh                      | 965D D |   59.73 |   266.09 | 06.12.2018   | 04.01.2024   | 6.4     |
|   76 | Raigad              | Mahad - Raigad For t                        | 166F   |   25.61 |   146.72 | 13.11.2018   | 31.12.2023   | 27.3    |
|   77 | Raigad              | Indapur - Wadpale                           | 66     |   26.75 |   457.9  | 18.12.2017   | 31.12.2023   | 47.7    |
|   78 | Raigad              | Kashedi ghat secti on                       | 66     |    8.96 |   441    | 14.12.2018   | 31.03.2023   | 80      |
|   79 | Pune                | Navle bridge - Katr aj scetion              | 548D D |    3.88 |    69    | 30.11.2019   | 31.03.2023   | 78.11   |
|   80 | Satara              | Satara - Mhaswad                            | 548C   |   85.69 |   444.2  | 01.08.2017   | 30.06.2023   | 67.31   |
|   81 | Satara, Sola pur    | Mhaswad - Tembh urni                        | 548C   |   57.68 |   329.8  | 01.08.2017   | 30.06.2023   | 70.46   |
|   82 | Pune                | Pune to Male Villa ge                       | 753A   |   26.38 |   144.1  | 30.06.2018   | 31.03.2023   | 90      |
|   83 | Pune                | Male Village to Pu ne-Raigad Dist Bor der   | 753A   |   37.6  |   182    | 30.06.2018   | 31.03.2023   | 98.00%  |
|   84 | Raigad              | Pune-Raigad Dist B order to Mangaon         | 753A   |   34.78 |   186.4  | 30.06.2018   | 31.03.2023   | 70      |

| 85                 | Satara, Sola pur       | Mhaswad - Piliv - Pandharpur                                                              | 548E               | 53.08              | 249.50             | 28.06.2017         | 31.03.2023          | 85.22              |
|--------------------|------------------------|-------------------------------------------------------------------------------------------|--------------------|--------------------|--------------------|--------------------|---------------------|--------------------|
| 86                 | Solapur                | Kurduwadi - Pandh arpur                                                                   | 965C               | 48.38              | 211.60             | 01.08.2017         | 31.03.2023          | 95.9               |
| 87                 | Ratnagiri              | Guhaghar Chiplun Helwak Road from existing Km. 00+00 to 26+890 & 40+61 0 to 54+260 (SH78) | 166E               | 39.83              | 226.47             | 13.06.2017         | 30.04.2023          | 77.45              |
| 88                 | Ratnagiri              | Guhagar Chiplun (f rom Km.26+200 to Km.40+000)                                            | 166 E              | 13.77              | 71.18              | NA                 |                     | 0                  |
| 89                 | Ratnagiri              | Parshuram ghat - A rawali                                                                 | 66                 | 34.45              | 670.00             | 04.12.2017         | 30.05.2023          | 76.37              |
| 90                 | Ratnagiri, Si ndhudurg | Arawali - Kante                                                                           | 66                 | 39.24              | 592.98             | 13.11.2017         | 31.12.2023          | 22.74              |
| 91                 | Sindhudurg             | Kante - Waked                                                                             | 66                 | 46.81              | 826.28             | 13.11.2017         | 31.12.2023          | 25.96              |
| 92                 | Solapur                | Naldurg - Akkalkot                                                                        | 652                | 39.83              | 163.39             | 30.06.18           | 31.03.2023          | 78.55              |
| 93                 | Osmanabad              | Km.0/000 to 21/500 (NH 548C Kusulam b to NH 52 Yedshi)                                    | 63                 | 21.50              | 27.60              | 05.08.2021         | 30.06.2023          | 0                  |
| 94                 | Osmanabad, Solapur     | Tembhurni-Kuslam b                                                                        | 548C               | 73.00              | 83.99              | 15.06.2022         | 14.12.2023          | 29.39              |
| 95                 | Thane                  | Kalyan - Nirmal roa d in km 11/700 to k m 15/200 of NH-61                                 | 61                 | 3.50               | 31.53              | 18.10.2021         | 11.04.2023          | 30                 |
| Projects with NHAI | Projects with NHAI     | Projects with NHAI                                                                        | Projects with NHAI | Projects with NHAI | Projects with NHAI | Projects with NHAI | Projects with NHAI  | Projects with NHAI |
| 96                 | Pune & Satar a         | 6 laning of Pune-Sa tara section of NH- 48                                                | 48                 | 140.3              | 1724.5 5           | 01.10.2010         | 31.12.2023          | 0.978              |
| 97                 | Raigad                 | 4 laning of Panvel-I ndapur of NH-66                                                      | 66                 | 84.6               | 942.69             | 19.12.2011         | Project Ter minated | 0.8808             |
| 98                 | Solapur & Os manabad   | 4 laning of Solapur -Mah./KNT Borde r of NH-65                                            | 65                 | 100.06             | 923.04             | 03.06.2014         | 30.06.2023          | 0.8455             |
| 99                 | Solapur                | 4 laning of Solapu r Akkalkot from k m 99.400 to km 13 8.352 section of N H-150E          | 150E               | 39                 | 807                | 14.12.2018         | 31.12.2022          | 0.9895             |

|   100 | Sangli               | 4-laning of Sangli-S olapur (Pkg-I) Sang li to Borgaon secti on of NH-166                                                                                                                   | 166   |   41.2 | 1102.4   | 23.05.2019   | 31.03.2023   |   0.9842 |
|-------|----------------------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------|--------|----------|--------------|--------------|----------|
|   101 | Sangli               | 4-laning of Sangli-S olapur (Pkg-II) Bor gaon to Watambar e section of NH-16 6                                                                                                              | 166   |  52    | 1029.4   | 22.04.2019   | 28.02.2023   |   0.9995 |
|   102 | Solapur              | 4-laning of Sangl i - Solapur (Pkg-III ) Watambare to Ma ngalwedha section of NH-166                                                                                                        | 166   |  45.6  | 957      | 31.12.2018   | 28.02.2023   |   0.99   |
|   103 | Solapur              | 4-laning of Sangli-S olapur (Pkg-IV) Ma ngalwedha to Sola pur section of NH- 166                                                                                                            | 166   |  55.8  | 1141     | 23.05.2019   | 28.02.2023   |   0.9995 |
|   104 | Thane                | 8-laning of Vadap e at Km 539.202 to Thane at km.563 s ection of NH-848                                                                                                                     | 848   |  20.7  | 1182.8 7 | 21.01.2019   | 31.10.2023   |   0.0666 |
|   105 | Thane                | Construction of Ne w Four lanes Bridg e across Varsoa Cr eek and its approa ch with interchang e from km 496.100 to Section of NH-0 8 (New NH 48) in t he State of Mahara shtra on EPC Mode | 48    |   2.25 | 157      | 29.04.2019   | 30.05.2023   |   0.8332 |
|   106 | Nashik & Ah mednagar | 4-laning of Sinnar- Shirdi section of N H 160 (including Si nnar Bypass)                                                                                                                    | 160   |  50.9  | 1026     | 18.08.2020   | 15.03.2023   |   0.8    |
|   107 | Ahmednagar           | Improvement and construction of Ah mednagar Bypass of NH222 (Km.0 to Km.40.6)                                                                                                               | 61    |  40.6  | 715      | 21.07.2021   | 20.07.2023   |   0.5045 |
|   108 | Ahmednagar           | Ahmednagar to Gh ogargaon, Pkg-I (A hmednagar to Mira jgaon Tembhurni)                                                                                                                      | 516A  |  38.78 | 605      | 28.12.2021   | 27.12.2023   |   0.391  |

|   109 | Ahmednagar   | Ghogargaon to Ah mednagar- Solapur District Border, Pk g-II (Ahmednagar t o Mirajgaon Tembh urni)                                                                                                                                            | 516A   |   41.62 | 629      | 13.01.2022   | 12.01.2024   |   0.525 |
|-------|--------------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------|---------|----------|--------------|--------------|---------|
|   110 | Palghar      | Construction of 8-l ane access control led Expressway fro m km. 26.582 to 50 .70 of Main Expres sway and km.0 to 3 of SPUR (Shirsad to Masvan section of Vadodara Mumb ai Expressway) in t he state of Mahara shtra on HAM basi s, Pkg-XIII. | NE-4   |   27.1  | 2747     | 08.02.2022   | 07.02.2024   |  0.1915 |
|   111 | Palghar      | Construction of 8-l ane access control led Expressway fro m km. 50.700 to 77 (Masvan to Ganjad section of Vadodar a Mumbai Express way) on HAM basis , Pkg-XII                                                                               | NE-4   |   26.3  | 1549.0 2 | 23.03.2022   | 22.03.2024   |  0.1557 |
|   112 | Palghar      | Construction of 8-l ane access control led Expressway fro m km. 77 to 103.40 0 (Ganjad to Talas ari section of Vado dara Mumbai Expr essway) on HAM b asis, Pkg-XI                                                                           | NE-4   |   26.4  | 1260     | 18.05.2022   | 17.05.2024   |  0.105  |
|   113 | Pune         | Construction of Int egrated structures of Chandani Chow k of NH-4                                                                                                                                                                            | 48     |   16.97 | 397.6    | 28.02.2019   | 30.06.2023   |  0.7744 |
|   114 | Satara       | Construction of ne w 6-lane tunnel at Khambataki Ghat of NH-4 on EPC                                                                                                                                                                         | 48     |    6.5  | 493      | 28.02.2019   | 14.03.2023   |  0.4701 |

|   115 | Pune            | Balance work for 4 laning of Khed-Sin nar section of NH- 60 Manchar & Khe d Bypass                                  | 60   |   14.14 |   169.83 | 14.10.2020   | 31.03.2023   |   0.899 |
|-------|-----------------|---------------------------------------------------------------------------------------------------------------------|------|---------|----------|--------------|--------------|---------|
|   116 | Pune            | Balance work for 4 laning of Khed-Sin nar section of NH- 60 Kalamb & Aleph ata Bypass                               | 60   |    8.63 |    90.99 | 29.12.2020   | 31.03.2023   |  0.825  |
|   117 | Satara          | Dharampuri - Lona nd, Pkg-IV (Sant Dy aneshwar Palkhi M arg)                                                        | 965  |   49.4  |   618.45 | 14.09.2021   | 13.09.2023   |  0.3613 |
|   118 | Solapur         | Mohol to Wakhri se ction of NH-965 (S ant Dyaneshwar P alkhi Marg)                                                  | 965  |   44.7  |   731.89 | 31.01.2020   | 31.03.2023   |  0.88   |
|   119 | Solapur         | Wakhri to Khudus section of NH-965 ( Sant Dyaneshwar Palkhi Marg)                                                   | 965  |   33.1  |   362.46 | 31.01.2020   | 31.03.2023   |  0.94   |
|   120 | Solapur         | Khudus to Dharma puri section of NH- 965 (Sant Dyanesh war Palkhi Marg)                                             | 965  |   39.2  |   594.75 | 31.01.2020   | 31.03.2023   |  0.86   |
|   121 | Pune            | Patas - Vasunde to Baramati section o f NH-965G (Part of Sant Tukaram Pala khi Marg including Indapur Bypass) Pkg I | 965G |   41.4  |   531.86 | 09.09.2021   | 08.09.2023   |  0.73   |
|   122 | Pune & Sola pur | Baramati - Indapur Package - II secti on of NH-965G (Sa nt Tukaram Palakh i Marg)                                   | 965G |   42.1  |   624.45 | 09.09.2021   | 08.09.2023   |  0.4    |
|   123 | Solapur         | Indapur - Akluj - To ndale - Bondale Pa ckage - III section of NH-965G (Sant T ukaram Palakhi Marg)                 | 965G |   46.7  |   667.66 | 07.09.2021   | 06.09.2023   |  0.37   |

|   124 | Ahmednagar       | 4-laning of the high way starting from existing km 88.400 (Savali Vihir) to km 163.400 (start of A hmednagar bypass ) section of NH-160                                    | 160   |    75 |   313.21 | 31.08.2021   | Project For eclosed   |   0.0731 |
|-------|------------------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------|-------|----------|--------------|-----------------------|----------|
|   125 | Satara & Pun e   | Lonand - Dive Ghat section of NH-965, Pkg-V(Sant Dyanes hwar Palkhi Marg)                                                                                                  | 965   | 54.5  |   519.93 | 02.05.2022   | 01.05.2024            |   0.1005 |
|   126 | Palghar & Th ane | Construction of 8-l ane access control led Expressway fro m km. 3.000 to 20. 200 (Shirsad to Akl oli section - SPUR of Vadodara Mumb ai Expressway) on HAM basis, Pkg-XIV. | NE-4  | 17.2  |  1124    | 10.11.2022   | 09.04.2024            |   0.03   |
|   127 | Thane            | Construction of 8-l ane access control led Expressway fro m km. 20.200 to 43 .000 (Akloli to Amn e section - SPUR of Vadodara Mumbai Expressway) on H AM basis, Pkg-XV.    | NE-4  | 22.8  |   990    | 10.11.2022   | 09.04.2024            |   0.02   |
|   128 | Thane            | Construction of 8-l ane access control led Expressway fro m km. 43.000 to 69 .800 (Amne to Bhoj section - SPUR of Vadodara Mumbai Expressway) on H AM basis, Pkg-XVI.      | NE-4  | 26.8  |  1450    | 01.11.2022   | 31.10.2024            |   0.02   |
|   129 | Ratnagiri        | 4-laning of Ratnagi ri-Kolhapur section of NH-166, Pkg-I                                                                                                                   | 166   | 36.14 |   930    | 22.11.2022   | 21.11.2024            |   0.02   |
|   130 | Thane & Rai gad  | Construction of Eig ht lane access con trolled Expressway from Km 69.700 to Km 79.783 (Bhoj t o Morbe -Spur) Sec                                                           | NE-4  | 10.08 |  1436    | 19.01.2023   | 18.07.2025            |   0      |

|                                |                                | tion of Vadodara M umbai Expressway , Pkg-XVII                                                                                                      |     |         |          |                      |            |        |
|--------------------------------|--------------------------------|-----------------------------------------------------------------------------------------------------------------------------------------------------|-----|---------|----------|----------------------|------------|--------|
| 131                            | Ratnagiri & Kolhapur           | 4-laning of Ratnagi ri-Kolhapur section of NH-166, Pkg-II                                                                                           | 166 |  45.2   | 839      | Yet to be ap pointed | -          | 0      |
| 132                            | Kolhapur                       | 4-laning of Ratnagi ri-Kolhapur section of NH-166, Pkg-III                                                                                          | 166 |  32.96  | 986      | Yet to be ap pointed | -          | 0      |
| 133 Satara, Sang li & Kolhapur | 133 Satara, Sang li & Kolhapur | 6-laning of Satara- Kagal section of N H-48, Pkg-II                                                                                                 | 48  |  67     | 1749.8 6 | 16.12.2022           | 15.12.2024 | 0.02   |
| 134                            | Kolhapur                       | 6-laning of Satara- Kagal section of N H-48, Pkg-I                                                                                                  | 48  |  61.9   | 1025     | 13.01.2023           | 12.01.2025 | 0      |
| 135                            | Gondia                         | 6L of Saundard RO B on Raipur Nagpu r (from 441.970 km to 443.560 km)                                                                               | 53  |   1.6   | 97.67    | 04/12/2018           | 28.02.2023 | 0.8498 |
| 136                            | Hingoli, Nan ded & Yavat mal   | Waranga - Mahaga on Section of NH-3 61                                                                                                              | 361 |  66.88  | 1071     | 21/05/2018           | 30.06.2023 | 0.7822 |
| 137                            | Chandrapur & Yavatmal          | Wani - Warora Sect ion of NH-930                                                                                                                    | 930 |  18.31  | 279.8    | 28.10.2019           | 12.03.2023 | 0.933  |
| 138                            | Nagpur                         | Flyover at Km.544. 650 including ROB, Service Roads ,Foo tpath for RCC drain s on urban link to Nagpur -Raipur roa d (Pardi octroi Nak a to Itwari) | 53  |   7.046 | 448.32   | 31/03/2016           | 11.04.2023 | 0.7541 |
| 139                            | Washim                         | Medshi - Washim S ection of NH-161                                                                                                                  | 161 |  44.5   | 683.1    | 03/10/2019           | 28.02.2023 | 0.8009 |
| 140                            | Dhule & Nan durbar             | Bal.Work of Fagne -MH/Guj Border Se ction of NH-53                                                                                                  | 53  | 140.79  | 980      | 18-09-20             | 17.03.2023 | 0.8168 |
| 141                            | Nagpur                         | 4 Lane Stand Alon e Ring Road/ Bypas ses for Nagpur City , Package - I from Km 0.500 to Km 34 .000                                                  | ORR |  33.5   | 531      | 05/01/2017           | 30.09.2023 | 0.6805 |
| 142                            | Akola & Buld hana              | Amravati-Chikhali Section of NH-53 - Package-III                                                                                                    | 53  |  45     | 682      | 15.01.2021           | 13.01.2023 | 0.8653 |

| 143                                                 | Buldhana                                            | Amravati-Chikhali Section of NH-53 - Package-IV                                                      | 53   |     45 |     641 | 19.05.2021   | 18.05.2023   |   0.78 |
|-----------------------------------------------------|-----------------------------------------------------|------------------------------------------------------------------------------------------------------|------|--------|---------|--------------|--------------|--------|
| 144                                                 | Jalgaon & D hule                                    | Tarsod - Fagne sec tion of NH-53                                                                     | 53   | 87.3   | 1021    | 14.01.2019   | 03.03.2023   | 0.6708 |
| 145                                                 | Wardha                                              | Flyover at Karanja on NH-53                                                                          | 53   |  1.1   |   36.99 | 25/06/2020   | 31.03.2023   | 0.712  |
| 146                                                 | Akola & Was him                                     | Akola-Medshi Secti on of NH-161                                                                      | 161  | 47.7   |  576    | 16.11.2020   | 29.03.2023   | 0.7295 |
| 147                                                 | Nagpur                                              | Ring road /Bypasse s for Nagpur City, Package-2 from k m 34.000 to km 62. 035                        | ORR  | 28.035 |  639    | 20/01/2017   | 30.09.2023   | 0.5176 |
| 148                                                 | Latur & Nand ed                                     | Chakur- Loha secti on of NH-361                                                                      | 361  | 73.35  | 1000.1  | 25/03/2019   | 24-03-23     | 0.665  |
| 149                                                 | Nanded & Hi ngoli                                   | Loha-Waranga sect ion of NH-361                                                                      | 361  | 56.57  | 1073.1  | 25/03/2019   | 04.06.2023   | 0.603  |
| 150                                                 | Latur                                               | Ausa - Chakur sect ion of NH-361                                                                     | 361  | 58.51  |  848.63 | 25/03/2019   | 04.06.2023   | 0.6909 |
| 151                                                 | Akola                                               | Amravati-Chikhali Section of NH-53 - Package-II                                                      | 53   | 50     |  677    | 29-06-21     | 28-06-23     | 0.5525 |
| 152                                                 | Hingoli                                             | Pangare - Waranga fata Section of NH- 161                                                            | 161  | 41.65  |  568    | 01-07-21     | 30-06-23     | 0.73   |
| 153 Amravati & A                                    | kola                                                | Amravati-Chikhali Section of NH-53 - Package-I                                                       | 53   | 54     |  707    | 10-07-21     | 09-07-23     | 0.5436 |
| 154                                                 | Gondia & Bh andara                                  | 4L Mitigation Meas ure structures on CH/MH Border to W ainganga Bridge S ection of NH-6 (Ne w NH-53) | 53   | 10.995 |  360.8  | 08-11-21     | 07-11-23     | 0.207  |
| 155 Dhule & Jalg aon Bodhre-Dhule Secti on of NH-52 | 155 Dhule & Jalg aon Bodhre-Dhule Secti on of NH-52 | 155 Dhule & Jalg aon Bodhre-Dhule Secti on of NH-52                                                  | 52   | 67.23  | 1007    | 29.01.2022   | 28.01.2024   | 0.2011 |
| 156                                                 | Nagpur                                              | Nagpur - Katol sec tion of NH-353J                                                                   | 353J | 48.2   |  590.93 | 29-10-21     | 28-10-23     | 0.142  |
| 157                                                 | Bhandara                                            | Construction 6 Lan e Bhandara Bypass                                                                 | 53   | 14.8   |  421    | 06-04-22     | 05-01-24     | 0.1244 |
| 158                                                 | Wardha                                              | Improvement of Sh edgaon junction on NH-44                                                           | 44   |  1.335 |   30.03 | 02-05-22     | 01-11-23     | 0      |

|   159 | Amravati   | Mozari Bypass on NH-53                                                                               | 53   |   6.1 |   51.99 | 15.06.2022           | 15.12.2023   |   0.0323 |
|-------|------------|------------------------------------------------------------------------------------------------------|------|-------|---------|----------------------|--------------|----------|
|   160 | Amravati   | Construction of Fl yover at Gauri Inn Junction on NH-53                                              | 53   |  1.58 |   35.73 | 02.06.2022           | 02.12.2023   |        0 |
|   161 | Chandrapur | 4L of Rajura-Korpa na-Adilabad Road upto M.S. Border fr om km 32.910 to k m 89.090 of NH-35 3B       | 353B | 56    |  907    | 17.10.2022           | 16.10.2024   |        0 |
|   162 | Aurangabad | Auragnabad - Paith an section of NH-7 52E                                                            | 752E | 44.21 |  289    | 24.01.2023           | 25.01.2025   |        0 |
|   163 | Chandrapur | 4L of Bamni - Rajur a - Warur - Devada upto M.S. Border of NH - 930D (from k m 19.000 to km 52. 425) | 930D | 33    |  837    | Yet to be ap pointed | -            |        0 |

ANNEXURE-II ANNEXURE  REFFERED  TO  IN  REPLY  TO  PART  (c)  OF  LOK  SABHA UNSTARRED QUESTION NO. 1336 FOR ANSWER ON 09.02.2023 ASKED BY SHRIMATI NAVNEET RAVI RANA REGARDING DEVELOPMENT AND MAINTENANCE OF NHs Details  of  the  Status  of  Ongoing  NH  projects  in  Amravati  district  of

## Maharashtra.

|   Sr.No. | Name of Project                                                                                                                                                                                       | Physical Progress In (%)   | Schedule Completion date   | Likely completion date   |
|----------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------------------|----------------------------|--------------------------|
|        1 | Four laning of Amravati-Chikhali section of NH-6, Package-I [Km. 166.00 (Amravati) to km 220.00 (Near Kurankhed)]                                                                                     | 60.78%                     | 10.07.2023                 | 10.07.2023               |
|        2 | Construction of flyover at Y- Junction in Rahatgaon in front of Hotel Gauri Inn Amravati from Km.148.490 to Km 150.070 on NH -06 to be executed on EPC mode                                           | 6.25%                      | 01.12.2023                 | 01.12.2023               |
|        3 | Construction of bypass to Mozari town on NH-53 (Old NH-6) Taluka- Tiwasa, Dist. Amravati(Existing km. 118. 700 to km. 124.400) (Design km. 0.000 to km.6.100) in the State of Maharashtra on EPC mode | 8.50%                      | 14.06.2023                 | 14.06.2023               |

*****