Lok Sabha Question No. 246 (UNSTARRED), answered on 2022-12-08
Subject: Construction of National Highways
Ministry: ROAD TRANSPORT AND HIGHWAYS
Asked by: Ajay Kumar Mandal

be pleased to state:

- (a) whether the construction of National Highways (NHs) in Bhagalpur, Bihar has been completed and if so, the details of the ongoing and pending works as on date, NH-wise; (b) the steps taken/being taken to develop NHs particularly NH-80, NH-39, NH107 in Bhagalpur, Bihar during each of the last five years and the current year; and (c) the details of the completed and incomplete road construction works in Bihar under National Highways Authority of India (NHAI) during the said period
- along with the reason therefor?

## GOVERNMENT OF INDIA

## MINISTRY OF ROAD TRANSPORT AND HIGHWAYS

LOK SABHA UNSTARRED QUESTION NO. 246 ANSWERED ON 8 TH  DECEMBER, 2022

CONSTRUCTION OF NATIONAL HIGHWAYS

246. SHRI AJAY KUMAR MANDAL

Will the Minister of ROAD TRANSPORT AND HIGHWAYS

सड़क परिवहन औि िाजमार्ग मंत्री

## ANSWER

THE MINISTER OF ROAD TRANSPORT AND HIGHWAYS

(SHRI NITIN JAIRAM GADKARI)

- (a)  and  (b)  The  status  of  development  of  National  Highways in  Bhagalpur district i.e., NH-80, NH-31 and NH-107  is at Annexure-I.
- (c) The details of the completed and ongoing  road construction works in Bihar under the jurisdiction of National Highways Authority of India (NHAI) during the last five years and current year along with the reasons for delay if any, are at Annexure-II.

## ANNEXURE-I ANNEXURE  REFERRED  IN  REPLY  TO  PART  (a)  and  (b)  OF  LOK  SABHA UNSTARRED  QUESTION  NO  246  FOR  08-12-2022  ASKED  BY  SHRI  AJAY KUMAR MANDAL REGARDING CONSTRUCTION OF NATIONAL HIGHWAYS

| NH No.                                              | Stretch                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                    |
|-----------------------------------------------------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| NH-80 (new NH-33)                                   | 1. The work of 'Rehabilitation & widening work for 2- Lane with Paved Shoulders of Existing National Highway 80 Alignment from Km. 132.895 to Km190.150 (Bhagalpur - Kahalgaon -Mirzachowki section)' has been sanctioned by Ministry on 31.03.2021 for amount of Rs. 566.15 Cr. The appointed date has been given to EPC contractor on 04.11.2022 and work is ongoing. 2. The work of 'Rehabilitation & Widening work for 2- Lane with Paved Shoulders of Existing National Highway 80 Alignment from Km. 70.15 to Km 121.025 (Munger- Sultanganj-Bhagalpur section)' has been sanctioned by Ministry on 31.03.2021 for amount of Rs. 477.54 Cr. The work has been awarded on 09.02.2022. 3. The greenfield project, 4-laning of Munger-Mirzachauki section of NH-80 is has been sanctioned by the Ministry for Rs. 5886.00 Cr. And it is awarded in 4 packages. The work of all 4 packages has been started and likely completion date is December 2024. |
| NH-106 (Birpur-Birpur section)                      | The work of 'Rehabilitation and up gradation to 2 lane/2lane with paved Shoulder configuration and Strengthening of NH 106 (Birpur-Birpur section) under NHIIP Phase I' has been sanctioned by Ministry on 01.02.2014 for amount of Rs. 780.77 Cr. The appointed date has been given to EPC contractor on 03.10.2016 and work is ongoing. The physical progress as on date is 55%.                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                         |
| NH-133                                              | The work of 'Strengthening and widening to 2 lane with paved shoulder from Km 0.00 to 10.903 of NH-133 on item rate mode' was sanctioned by Ministry on 30.03.2015 for amount of Rs. 28.04 Cr. The work has been completed on 15.02.2017.                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                  |
| NH-133E                                             | The DPR for 4 laning of Bhagalpur-Dhaka More-Baljhor (Hansdiha Road) section of NH-133E is under progress.                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                 |
| NH-131B                                             | The work of 'Construction of New 4-Lane Bridge (Parallel to existing Vikramashila Setu) from km 8+920 to Km 13+375 (including approach road 35m Naugachhia side& 53 mBhagalpur side) across River Ganga on NH-131B' has been sanctioned by Ministry on 17.07.2020 for amount of Rs. 1110.23 Cr. The work has been awarded on 07.09.2022. The DPRfor 4 laning of balance stretch of NH-131B (Except Vikramshila Setu) is under progress.                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                    |
| NH-31 (Aunta- Simaria& Simaria- Khagaria)           | (i) The construction work of 4/6 laning of Aunta- Simaria section NH-31 including 6 lane Bridge over river Ganga has been taken up by the NHAI. Work started on 30.08.2018 and likely date of completion is 29.10.2024, Presently physical progress of this project is 45.25%. (ii) The work of 4 lane of Simaria - Khagaria section of NH -31 from Km 206.050 to 266.282 has been takend up by NHAI, work started on 05.10.2016 and likely date of completion of this project is 31.12.2023. Currently 58 Km out of 60.232 Km has been completed and its physical progress is 88.5%                                                                                                                                                                                                                                                                                                                                                                       |
| Bakhtiyarpur-Mokama Section of NH-31                | (ii) The construction work of 4-laning of Bakhtiyarpur-Mokama Section from km 153.300 to 197.900 of NH-31 has been commenced from 14.06.2017 & likely date of completion is 28.07.2023. Currently 23.93 Kmout of 44.60 Kmhas been completed and its physical progress is 58.3%.                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                            |
| Rajauli - Bakhtiyarpur section of NH-20 (Old NH-31) | (i) PKG-I (fromKm 47+723 to Km 54+405) : DPR takenup. (ii)PKG-II (from Km 54+405 to Km 101+630) : Work has been commenced from 28.04.2021 & likely date of completion of this project is 27.04.2023. Currently 39.42 Km out of 47.225 Km has been completed and its physical progress is 79.39%.                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                           |

| NH No.              | Stretch                                                                                                                                                                                                                                                                                                                                                      |
|---------------------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|                     | (iii)PKG-III (from Km Km 101+630 to 152+520) : Work has been commenced from 31.12.2021 &likely date of completion of this project is 27.06.2024. Currently 7.06Km out of 50.89 Km has been completed and its physical progress is 42.53%.                                                                                                                    |
| NH-107 (New NH-231) | Rehabilitation & Up-gradation of Two laning of Maheshkhunt-Saharsa-Purnea section from Km. 0.000 to Km. 90.000 of NH-107 (Package-I) has been taken up by the NHAI. Project was started on 20.12.2019 and likely dated of completion by 04.06.2023. Present Physical Progress of the Project is 50.1% currently 46.20 km out of 90.00 km has been completed. |

## ANNEXURE-II

## ANNEXURE REFERRED IN REPLY TO PART (c) OF LOK SABHA UNSTARRED QUESTION NO 246 FOR 08-12-2022 ASKED BY SHRI AJAY KUMAR MANDAL REGARDING CONSTRUCTION OF NATIONAL HIGHWAYS

| S .   | Name of Projects                                                                                                                       | Start/ Appoin ted date   | Present Status                                                                                                   | Cumulative progress   | Cumulative progress   | Cumulative progress   | Cumulative progress   | Cumulative progress   | Cumulative progress   | Likely date of                                 | Reason thereof                                                                                 |
|-------|----------------------------------------------------------------------------------------------------------------------------------------|--------------------------|------------------------------------------------------------------------------------------------------------------|-----------------------|-----------------------|-----------------------|-----------------------|-----------------------|-----------------------|------------------------------------------------|------------------------------------------------------------------------------------------------|
| N .   |                                                                                                                                        |                          |                                                                                                                  | 2017 -18              | 2018- 19              | 2019-20               | 2020- 21              | 2021-22               | 2022-23               | compl etion                                    |                                                                                                |
| 1     | Six laning of Varanasi-Aurangabad section of NH-2 from km. 786.00 to km. 978.400 in the State of UP/Bihar toll basis under NHDP phase. | 12.09.2 011              | Ongoing. Likely to be Complet ed by Novemb er. 2023                                                              | 9.70 %                | 5.45%                 | 1.31%                 | 0.11 %                | 0.54%                 | 4.32%                 | 17.11. 2023                                    | 1. Land related issues 2. Delay in Utility Shifting. 3. Financial issues with Concessi onaire. |
| 2     | Six laning of Aurangabad- Chordaha section of NH-2 from km. 209.827 to km. 249.525 in the State of Bihar on EPC                        | 28.03.2 022              | Ongoing.                                                                                                         | -                     | -                     | -                     | -                     | -                     | 4.56%                 | 27.03. 2024                                    |                                                                                                |
| 3     | mode. Six laning of Aurangabad- Chordaha section of NH-2 from km. 180.00 to km. 209.827 in the State of Bihar on EPC mode.             | Yet to be declared       | Awarded . Commen cement Date is delayed due to LA issue.                                                         | -                     | -                     | -                     | -                     | -                     | -                     | Projec t award ed. Appoi nted yet to be declar | 3G of 10 Villages pending at level of DLAO, Gaya.                                              |
| 4     | Rehabilitation and Upgradation of Maheshkhut-Saharsa- Purnea Section of NH-107 from Km 0.00 to Km 90.00 (Package I)                    | 19.12.2 019              | Ongoing. Delay due to LA issue, COVID, Slow mobilizat ion of Contract or. Likely to be Complet ed by June, 2023. | 0                     | 0                     | 0                     | 7.20 %                | 28.81%                | 50.1%                 | 04.06. 2023                                    | Delay due to LA issue, COVID, Slow mobilizati on of Contracto r.                               |
| 5     | 4 laning of Simaria- Khagaria section of NH-31 from Design Chainage Km.                                                                | 05.10.2 016              | Ongoing. COVID, Financial crunch of                                                                              | 18.4 6%               | 40.65 %               | 44.24%                | 71.62 %               | 82.50%                | 88.5%                 | 31.12. 2022( Excep t                           | -COVID, Financial crunch of the                                                                |

| S .   | Name of Projects                                                                                         | Start/ Appoin ted date   | Present Status                                                                                  | Cumulative progress   | Cumulative progress   | Cumulative progress   | Cumulative progress   | Cumulative progress   | Cumulative progress   | Likely date      | Reason thereof                                                                                                                                                                                                                                                                     |
|-------|----------------------------------------------------------------------------------------------------------|--------------------------|-------------------------------------------------------------------------------------------------|-----------------------|-----------------------|-----------------------|-----------------------|-----------------------|-----------------------|------------------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| N .   |                                                                                                          |                          |                                                                                                 | 2017 -18              | 2018- 19              | 2019-20               | 2020- 21              | 2021-22               | 2022-23               | of compl etion   |                                                                                                                                                                                                                                                                                    |
|       | 206.050 to Km. 266.282 (Existing Chainage Km. 209.945 to Km. 270.000), in the State of Bihar on EPC Mode |                          | the Contract or.                                                                                |                       |                       |                       |                       |                       |                       | Struct ure/R OB) | Contracto r. -Non- availabilit y of land in full width for Toll Plaza work. - Due to GST implicatio n, Demoneti zation, Closure of Rajendra Setu, Non- availabilit y of VG 40 for Bitumino us work. -Work on hold due to introducti on of Begusarai Fly Over, Flood in Simaria and |
| 6     | Balance work of Two laning with paved shoulder of Piprakothi-Motihari- Raxaul section of NH-28A          | 04.10.2 019              | On going. Requisite approval from Railways , LA issue etc. Likely completi on date 31.03.20 22. |                       |                       | 19%                   | 28.77 %               | 26.59%                | 15.63%                | 30.04. 2023      | Land issues/De lay in approval from Railways for 4 Road Over Bridges, menace of COVID and frequent floods in every rainy season. Due to                                                                                                                                            |
| 7     | Construction and Development of newly declared NH 527C from Majhauli to Charout section to               | 05.11.2 019              | Ongoing. Due to Land Acquisiti on, Flood                                                        | -                     | -                     | 0                     | 10%                   | 26%                   | 51%                   | 04.06. 2023      | Land Acquisiti on, Flood and                                                                                                                                                                                                                                                       |

| S .   | Name of Projects                                                                                                              | Start/ Appoin ted date   | Present Status                                 | Cumulative progress   | Cumulative progress   | Cumulative progress                                             | Cumulative progress   | Cumulative progress      | Cumulative progress   | Likely date of compl   | Reason thereof                                                             |
|-------|-------------------------------------------------------------------------------------------------------------------------------|--------------------------|------------------------------------------------|-----------------------|-----------------------|-----------------------------------------------------------------|-----------------------|--------------------------|-----------------------|------------------------|----------------------------------------------------------------------------|
| N .   |                                                                                                                               |                          |                                                | 2017 -18              | 2018- 19              | 2019-20                                                         | 2020- 21              | 2021-22                  | 2022-23               | etion                  |                                                                            |
|       | 2 lane with paved shoulder National Highway Standard in the State of Bihar on EPC mode (Km. 0.000 to Km. 63.655).             |                          | and COVID. Likely completi on date June, 2023. |                       |                       |                                                                 |                       |                          |                       |                        | COVID. Likely completio n date June, 2023.                                 |
| 8     | Approach roads to Rail cum Road Bridge across river Ganga at Munger Ghat (NH- 333B).                                          |                          | Complet ed.                                    | -                     | 0                     | 36%                                                             | 56%                   | 97.55%                   | 100%                  | 30.09. 2022            | PCOD issued                                                                |
| 9     | Patna - Bakhtiyarpur (Section of NH-30)                                                                                       | 26.09.2 011              | PCOD issued.                                   | 98.7 8%               | 31.05. 2023           | PCOD issues. COD Pending due to utility shifting and LA issues. | 26.09. 2011           | PCOD issued.             | 98.78%                | 31.05. 2023            | PCOD issues. COD Pending due to utility shifting and LA issues.            |
| 1 0   | Koilwar - Bhojpur (Section of NH- 30&84)                                                                                      | 04.07.2 017              | pending due to LA issues                       | 95.2 4%               | 31.03. 2023           | Delayed due to LA issues.                                       | 04.07. 2017           | pending due to LA issues | 95.24%                | 31.03. 2023            | Delayed due to LA issues.                                                  |
| 1 1   | Bhojpur Buxar(Section of NH- 84)                                                                                              | 18.04.2 018              | pending due to LA issues                       | 89.1 1%               | 16.12. 2022           | Delayed due to LA issues.                                       | 18.04. 2018           | pending due to LA issues | 89.11%                | 16.12. 2022            | Delayed due to LA issues.                                                  |
| 1 2   | Arrah Parariya (Section of NH-319)                                                                                            | 16.01.2 021              | ongoing                                        | 82.7 9%               | 16.07. 2023           | NA                                                              | 16.01. 2021           | ongoing                  | 82.79%                | 16.07. 2023            | NA                                                                         |
| 1 3   | Parariya - Mohaniya (Section of NH-319)                                                                                       | 16.01.2 021              | ongoing                                        | 60.5 0%               | 16.07. 2023           | NA                                                              | 16.01. 2021           | ongoing                  | 60.50%                | 16.07. 2023            | NA                                                                         |
| 1 4   | Four Laning of Forbesganj to Jogbani Section from 0.000 Km to 9.260 Km (of NH-57A in the State of Bihar.                      | 18.04.2 016              | On going                                       | 18.5 7%               | 26.29 %               | 40.72%                                                          | 81.52 %               | 92.50%                   | 97.65%                | 31.12. 2022            | Slow mobilizati on of contractor , COVID, LA issues, Approval from Railway |
| 1 5   | Construction of 2 nd Flyover (LCW) in Kishanganj town starting from Km. 472.300 to Km. 475.480 of NH-31in the state of Bihar. | 30.06.2 018              | On going                                       |                       |                       | 47.07%                                                          | 70.20 %               | 90.01%                   | 97.297%               | 31.12. 2022            | Slow mobilizati on of contractor , COVID.                                  |
| 1 6   | Four laning of Narenpur-Purnea section of NH-131A in the on HAM mode in the state of Bihar                                    | 18.03.2 021              | On going                                       |                       |                       |                                                                 |                       | 31.78%                   | 53.90%                | 30.06. 2023            | COVID                                                                      |
| 1 7   | Four Laning of Galgalia to Bahadurganj Section of NH-327E from                                                                | 10.01.2 022              | On going                                       |                       |                       |                                                                 |                       | 2.56%                    | 38.89%                | 09.01. 2024            | NA                                                                         |

| S .   | Name of Projects                                                                                                                                                     | Start/ Appoin ted date   | Present Status   | Cumulative progress   | Cumulative progress   | Cumulative progress   | Cumulative progress   | Cumulative progress   | Cumulative progress   | Likely date of   | Reason thereof                                                                                                        |
|-------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------------------------|------------------|-----------------------|-----------------------|-----------------------|-----------------------|-----------------------|-----------------------|------------------|-----------------------------------------------------------------------------------------------------------------------|
| N .   |                                                                                                                                                                      |                          |                  | 2017 -18              | 2018- 19              | 2019-20               | 2020- 21              | 2021-22               | 2022-23               | compl etion      |                                                                                                                       |
|       | 0.000 Km to 49.000 Km (Package - I) on Hybrid Annuity Mode in the State of Bihar.                                                                                    |                          |                  |                       |                       |                       |                       |                       |                       |                  |                                                                                                                       |
| 1 8   | Four Laning of Bahadurganj to Araria Section of NH-327E from 49.000 KM to 93.983 Km(Package - II) on Hybird Annuity Mode in the State of Bihar.                      | 10.01.2 022              | On going         |                       |                       |                       |                       | 1.88%                 | 24.41%                | 09.01. 2024      | NA                                                                                                                    |
| 1 9   | Rehabilitaion & Up- gradation of Two laning of Maheshkhunt- Saharsa-Purnea from km. 90.000 to Km. 177.960 of NH- 107 in the state of Bihar on EPC mode (Package II). | 13.12.2 018              | On going         |                       |                       | 2.40%                 | 8.21 %                | 21.07%                | 35.04%                | 31.10. 2023      | COVID, Poor financial status, slow mobilizati on of contractor and Delay in tree cutting & utility shifting approval. |
| 2 0   | Chhapra-Rewaghat- Muzaffapur, NH-722                                                                                                                                 | 05.04.2 016              | Complet ed       | 97.8 5%               | 99.77 %               | 99.77%                | 100%                  |                       |                       | -                | -                                                                                                                     |
| 2 1   | Chhapra-Siwan- Gopalganj, NH-531                                                                                                                                     | 07.12.2 015              | Complet ed       | 70.9 7%               | 88.878                | 91.987 %              | 94.94 0%              | 98.565 %              | 100%                  | -                | -                                                                                                                     |
| 2 2   | Hajipur-Muzaffarpur section of NH-22                                                                                                                                 | 12.08.2 010              | PCOD issued.     | 80.2 36%              | 81.508                | 81.508 %              | 83.45 7%              | 88.87%                | 89.52%                | 31.03. 2023      | Land acquisitio n issues.                                                                                             |
| 2 3   | Chhapra-Hajipur section of NH-31                                                                                                                                     | 27.01.2 011              | On going         | 67.7 1%               | 78.78 %               | 80.53%                | 85.15 %               | 87.48%                | 87.54%                | 31.12. 2023      | Poor cash flow, land acquisitio n issues & slow mobilizati on by Concessi onaire.                                     |
| 2 4   | Construction work of Patna-Gaya-Dobhi Section of NH-83 from Km.00.000 to                                                                                             | PKG-I 14.12.2 020        | On going         | 0                     | 0                     | 0                     | 4%                    | 29%                   | 46%                   | June- 2023       | 1. Delay in land acquisitio                                                                                           |
| 2 4   | Km.127.217 (Pkg-I, II &III) in the State of Bihar to be executed                                                                                                     | PKG-II 09.11.2 020       | On going         | 0                     | 0 0                   | 0                     | 7%                    | 35%                   | 56%                   | June- 2023       | n & disburse ment of payment                                                                                          |
| 2 4   | under JICA ODA Loan Assistance                                                                                                                                       | PKG-III 24.11.2 020      | On going         | 0                     |                       |                       |                       |                       | 63%                   | June- 2023       | to the land owners. 2. Delay due to Second & Third                                                                    |

| S .   | Name of Projects                                                                                               | Start/ Appoin ted date          | Present Status   | Cumulative progress   | Cumulative progress   | Cumulative progress   | Cumulative progress   | Cumulative progress   | Cumulative progress   | Likely date    | Reason                                  |
|-------|----------------------------------------------------------------------------------------------------------------|---------------------------------|------------------|-----------------------|-----------------------|-----------------------|-----------------------|-----------------------|-----------------------|----------------|-----------------------------------------|
| N .   | Name of Projects                                                                                               | Start/ Appoin ted date          | Present Status   | 2017 -18              | 2018- 19              | 2019-20               | 2020- 21              | 2021-22               | 2022-23               | of compl etion | thereof                                 |
| 2 5   | Rehabilitation, Up- gradation and Construction of Two Lane with paved Shoulder of Selected road stretches from | Awarde d. Yet to be Comme nced. | -                | -                     | -                     | -                     | -                     | -                     |                       | AD is pendin g | cutting. Awarded. Yet to be Commen ced. |
| 2 6   | the state of Bihar. Construction of 2L bridge across River Kosi along with Approach road from Bheja to Bakaur  | 12.02.2 020                     | ongoing          | -                     | -                     | -                     | 9.899 %               | 31.841 %              | 41.203%               | 07.02. 2024    | Slow progress due to poor mobilizati    |

| S .   | Name of Projects                                                                                                                                                             | Start/ Appoin   | Present Status        | Cumulative progress   | Cumulative progress   | Cumulative progress   | Cumulative progress   | Cumulative progress   | Cumulative progress   | Likely date of compl   | Reason thereof                            |
|-------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------------|-----------------------|-----------------------|-----------------------|-----------------------|-----------------------|-----------------------|-----------------------|------------------------|-------------------------------------------|
| N .   |                                                                                                                                                                              | ted date        |                       | 2017 -18              | 2018- 19              | 2019-20               | 2020- 21              | 2021-22               | 2022-23               | etion                  |                                           |
| 2 7   | Section of NH-527A (Design ch. Km. 0.000 to Km. 13+300) under BRT scheme of Bharatmala pariyojana Phase-I on EPC mode. Four/Six laning of Aunta - Simaria (Ganga Bridge with | 11.08.2 018     | Under impleme ntation | 0                     | 6.234 %               | 13.60%                | 16.91 %               | 34.41%                | 45.26%                | 29.10. 2024            | on by the Contracto r. - Delay in removal |

| S .   | Name of Projects                                                                          | Start/ Appoin ted date   | Present Status   | Cumulative progress   | Cumulative progress   | Cumulative progress   | Cumulative progress   | Cumulative progress   | Cumulative progress   | Likely date of   | Reason thereof                                                                                                                |
|-------|-------------------------------------------------------------------------------------------|--------------------------|------------------|-----------------------|-----------------------|-----------------------|-----------------------|-----------------------|-----------------------|------------------|-------------------------------------------------------------------------------------------------------------------------------|
| N .   |                                                                                           |                          |                  | 2017 -18              | 2018- 19              | 2019-20               | 2020- 21              | 2021-22               | 2022-23               | compl etion      |                                                                                                                               |
|       |                                                                                           |                          |                  |                       |                       |                       |                       |                       |                       |                  | &Non availabil ity of Fly ash by NTPC - Introduct ion of RUBs in lieu of ROBs.                                                |
| 2 8   | 4 Laning of Rajauli- Bakhtiyarpur Section from Km 54+405 to Km 101+630 of NH- 20 (PKG-II) | 28.04.2 021              | Ongoing          | -                     | -                     | -                     | -                     | 48.50                 | 80.20                 | 27.04. 2023      | Project is under progress as per Schedule milestone and likely to be complete d within scheduled completio n time.            |
| 2 9   | 4 Laning of Rajauli - Bakhtiyarpur Section from km 101+630 to 152+520 of NH-20( PKG-III)  | 31.12.2 021              | Ongoing          | -                     | -                     | -                     | -                     | 11.18                 | 44.32                 | 28.06. 2024      | Project is under progress as per Schedule milestone and likely to be complete d within scheduled completio n time.            |
| 3 0   | 4-laning of Bakhtiyarpur- Mokama Secton from km 153.300 to 197.900 of NH-31               | 14.06.2 017              | Ongoing          | 1.60                  | 10.10                 | 19.90                 | 31.67                 | 47.53                 | 58.93                 | 31.03. 2023      | Non Availabili ty of Hinderan ce free land in new alignment out of 2124 plots around 500 plots have not been paid or has been |

| S .   | Name of Projects                                                            | Start/ Appoin   | Present Status   | Cumulative progress   | Cumulative progress   | Cumulative progress   | Cumulative progress   | Cumulative progress   | Cumulative progress   | Likely date of   | Reason thereof                                                                                                                                                                                                                                                                                                                                                |
|-------|-----------------------------------------------------------------------------|-----------------|------------------|-----------------------|-----------------------|-----------------------|-----------------------|-----------------------|-----------------------|------------------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| N .   |                                                                             | ted date        |                  | 2017 -18              | 2018- 19              | 2019-20               | 2020- 21              | 2021-22               | 2022-23               | compl etion      |                                                                                                                                                                                                                                                                                                                                                               |
| 3 1   | 6 Laning of Kanhauli - Ramnagar Section of NH- 131G part of patna ring Road | 08.03.2 021     | Ongoing          | -                     | -                     | -                     | -                     | 31.61                 | 50.85                 | 07.03. 2023      | Project is under progress as per Schedule milestone .                                                                                                                                                                                                                                                                                                         |
| 3 2   | 2L with PS Muzaffarpur - Sonbarsa NH-77 BOT(Annuity)                        | 30.05.2 011     | Complet ed       |                       |                       |                       |                       |                       |                       | 21.07. 2021      | The PCC/PC OD for the project was issued on 29.06.201 5 for 72.347 Km. length. However, the entire project length of 82.697 Km including balance minor bridge at Bedaul- Asli covering length 1.55 Km could not be complete d due to delay in Land Acquisiti on and lack of resources deployed at site by the Concessi onaire, now got complete d recently on |

| S .   | Name of Projects                                                                                                                                                                                                             | Start/ Appoin ted date   | Present Status   | Cumulative progress   | Cumulative progress   | Cumulative progress   | Cumulative progress   | Cumulative progress   | Cumulative progress   | Likely date of compl                 | Reason thereof                                                               |
|-------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------------------------|------------------|-----------------------|-----------------------|-----------------------|-----------------------|-----------------------|-----------------------|--------------------------------------|------------------------------------------------------------------------------|
| N .   |                                                                                                                                                                                                                              |                          |                  | 2017 -18              | 2018- 19              | 2019-20               | 2020- 21              | 2021-22               | 2022-23               | etion                                |                                                                              |
|       |                                                                                                                                                                                                                              |                          |                  |                       |                       |                       |                       |                       |                       |                                      | 21.07.202 1.                                                                 |
| 3 3   | 2L with PS Biharsharif - Barbigha -Mokama NH-82 (EPC)                                                                                                                                                                        | 06.10.2 017              | Complet ed       |                       |                       |                       |                       |                       |                       | 13.02. 2020 (PCO D) 17.05. 2021 (COD |                                                                              |
| 3 4   | 2L with PS Khagaria - Purnea NH-31 on BOT(Annuity)                                                                                                                                                                           |                          | Complet ed       |                       |                       |                       |                       |                       |                       | )                                    |                                                                              |
| 3 5   | Four Laning of Munger to Mirzachauki (NH-80) section from Munger to Kharia village junction Design Chainage Km69+520 to Km 95+580 (Package 01) on Hybrid Annuity Mode in the state of Bihar                                  | 31.03.2 022              | 6.16%            | -                     | -                     | -                     | -                     | -                     | 6.16%                 | 30.03. 2024                          | Physical Progress is as per the Schedule- G proposed by the Concessio naire. |
| 3 6   | Four Laning of Munger to Mirzachauki (NH-80) section from Kharia village junction to start of existing Bhagalpur bypass Design Chainage Km Km 95+580 to km 125+000 (Package 02) on Hybrid Annuity Mode in the state of Bihar | 12.03.2 022              | 5.74%            | -                     | -                     | -                     | -                     | -                     | 5.74%                 | 11.03. 2024                          |                                                                              |
| 3 7   | Four Laning of Munger to Mirzachauki (NH-80) section from Start of existing Bhagalpur bypass to Rasulpur (Design Chainage km 125+000 to km 157+350)(Package 03)on Hybrid Annuity Mode in the state of Bihar                  | 06.04.2 022              | 4.53%            | -                     | -                     | -                     | -                     | -                     | 4.53%                 | 05.04. 2024                          |                                                                              |
| 3 8   | Four Laning of Munger to Mirzachauki (NH-80) section from Near Rasulpur to Mirzachauki (Design Chainage Km 157+350 to Km 193+931) ( Package 04 ) on Hybrid                                                                   | 17.08.2 022              | 1.48%            | -                     | -                     | -                     | -                     | -                     | 1.48%                 | 16.08. 2024                          |                                                                              |

| S .   | Name of Projects                   | Start/ Appoin   | Present Status   | Cumulative progress   | Cumulative progress   | Cumulative progress   | Cumulative progress   | Cumulative progress   | Cumulative progress   | Likely date of compl etion   | Reason thereof   |
|-------|------------------------------------|-----------------|------------------|-----------------------|-----------------------|-----------------------|-----------------------|-----------------------|-----------------------|------------------------------|------------------|
| N .   |                                    | ted date        |                  | 2017 -18              | 2018- 19              | 2019-20               | 2020- 21              | 2021-22               | 2022-23               |                              |                  |
|       | Annuity Mode in the state of Bihar |                 |                  |                       |                       |                       |                       |                       |                       |                              |                  |
| 3 9   | Gopalganj Elevated                 | 04.03.2 022     | 26.51            |                       |                       |                       |                       |                       | 26.51                 | 03.09. 2024                  |                  |
| 4 0   | Gandak Bridge                      | 30.07.2 022     | 0                |                       |                       |                       |                       |                       |                       | 29.01. 2024                  |                  |

*****