Lok Sabha Question No. 2353 (UNSTARRED), answered on 2022-03-16
Subject: Industrial Corridors
Ministry: COMMERCE AND INDUSTRY
Asked by: D.K. Suresh

## GOVERNMENT OF INDIA MINISTRY OF COMMERCE & INDUSTRY DEPARTMENT FOR PROMOTION OF INDUSTRY AND INTERNAL TRADE LOK SABHA

UNSTARRED QUESTION NO. 2353. TO BE ANSWERED ON WEDNESDAY, THE 16 TH      MARCH, 2022.

## INDUSTRIAL CORRIDORS

## 2353.  SHRI D.K. SURESH:

## SHRIMATI SUMALATHA AMBAREESH:

Will the Minister of COMMERCE AND INDUSTRY वाणिज्य एवं उद्योग मंत्री

be pleased to state:

- (a) the details and the current status of Industrial Corridors viz. Chennai-Bengaluru (CBIC), Bengaluru Mumbai (BMIC); and Hyderabad-Bengaluru(HBIC); and
- (b) the details of the total amount  allocated, released and  spent  on  the development of these corridors till date and the time by which these corridors are likely to be completed?

## ANSWER

## वाणिज्य एवं उद्योग मंत्रालय में राज्य मंत्री ( श्री सोम प्रकाश ) THE MINISTER OF STATE IN THE MINISTRY OF COMMERCE & INDUSTRY (SHRI SOM PARKASH)

- (a): The  status  of  Chennai-Bengaluru  (CBIC),  Bengaluru-Mumbai  (BMIC)  and Hyderabad-Bengaluru (HBIC) is as under:
1. Chennai  Bengaluru  Industrial  Corridor  (CBIC): Three  nodes  namely Tumakuru in Karnataka, Krishnapatnam in Andhra Pradesh and Ponneri in Tamil  Nadu  have been identified for  development  under  CBIC. Status  of
- these Nodes is as under:

Krishnapatnam Node :  Project was approved by Government of India on 30th December, 2020. Detailed master planning and preliminary engineering activities for an area of 2,500 acres, as an activation area, have been completed. Engineering, Procurement and Construction (EPC) tendering work for implementation of trunk infrastructure has been initiated.

Tumakuru Node: Project was approved by Government of India on 30th December,  2020.  Detailed  master  planning  and  preliminary  engineering activities  for  an  area  of  1,736  acres,  as  an  activation  area,  has  been completed. Environment Clearance has been obtained. EPC tendering work for implementation of trunk infrastructure has been initiated.

Ponneri Node :  Consultant  has  been  appointed  for  carrying  out  Detailed Master Planning and Preliminary Engineering for an area of 4,000 acres.

2. Bengaluru Mumbai Industrial Corridor (BMIC): The Perspective Plan of BMIC has been completed. Government of Karnataka and Government of Maharashtra has  confirmed availability of  land for development of industrial node at Dharwad and Satara respectively.  Consultants have been appointed for Detailed Master Planning and Preliminary Engineering for both the nodes.
3. Hyderabad  Bengaluru  Industrial  Corridor  (HBIC): Orvakal  node  in Andhra Pradesh has been identified for development under HBIC. Consultants  have been  appointed  for Detailed Master  Planning  and Preliminary  Engineering.  Site  survey,  preparation  of  base  map,  technical assessment & land suitability, preparation of preliminary master plan, etc. have been completed by the consultant.
3. (b): Above  Industrial  Corridors  are  at  different  stages  of  implementation.  Out  of three nodes to be developed in CBIC, land has been made available in two nodes Krishnapattnam and Tumakuru. These are scheduled to be developed by 2026. For other corridors/nodes, since project development activities are going  on,  the  timelines  can  be  ascertained  after  availability  of  land  and competent approval.

The status of Amount allocated, released and spent on the development of Industrial corridors is as under:

(Rs. in crore)

<!-- image -->

| s. No.   | Name of the Industrial                         | Node/Project   | State          | Project Implementation Fund (PIF)      | Project Implementation Fund (PIF)          | Project Implementation Fund (PIF)                          | Development (PDF)   |
|----------|------------------------------------------------|----------------|----------------|----------------------------------------|--------------------------------------------|------------------------------------------------------------|---------------------|
|          | Corridor                                       |                |                | Funds Allocated (as per CCEA Approval) | Funds Released by DPIIT to NICDIT (Equity) | Amount transferred by NICDIT to SPV managed by State Govt. |                     |
| 1        | Chennai Bengaluru Industrial Corridor (CBIC)   | Krishnapatnam  | Andhra Pradesh | Equity: 621 cr Debt: 459 cr            | 533.86                                     | 522.10                                                     | 9.43                |
| 1        | Chennai Bengaluru Industrial Corridor (CBIC)   | Ponneri        | Tamil Nadu     | Not yet approved                       | 2.50                                       | 2.50                                                       | 0.51                |
| 1        | Chennai Bengaluru Industrial Corridor (CBIC)   | Tumakuru       | Karnataka      | Equity: 608 cr Debt: 433 cr            | 586.74                                     | 586.74                                                     | 7.86                |
| 2        | Hyderabad Bengaluru Industrial Corridor (HBIC) | Orvakal        | Andhra Pradesh | Not yet approved                       | 0.00                                       | 0.00                                                       | 0.38                |
| 3        | Bengaluru Mumbai Industrial Corridor (BMIC)    | Dharwad        | Karnataka      | Not yet approved                       | 0.00                                       | 0.00                                                       | 4.22                |
| 3        | Bengaluru Mumbai Industrial Corridor (BMIC)    | Satara         | Maharashtra    | Not yet approved                       | 0.00                                       | 0.00                                                       | 4.22                |

* PDF are released to NICDIT for Industrial Corridor Project and the same is spent based on the project development activities being undertaken for different projects.

******