Lok Sabha Question No. 3633 (UNSTARRED), answered on 2022-03-24
Subject: Status of Projects under AMRUT
Ministry: HOUSING AND URBAN AFFAIRS
Asked by: Sunil Kumar Soni

- (g)

## GOVERNMENT OF INDIA MINISTRY OF HOUSING AND URBAN AFFAIRS

## UNSTARRED QUESTION NO. 3633

## TO BE ANSWERED ON MARCH 24, 2022

## STATUS OF PROJECTS UNDER AMRUT

## NO. 3633. SHRI SUNIL KUMAR SONI:

Will the Minister of HOUSING AND URBAN AFFAIRS be pleased to state:

- (a) the status of the projects in Chhattisgarh under Atal Mission for Rejuvenation and Urban Transformation (AMRUT) 1.0;
- (b) the details of the funds sanctioned, allocated and released to
- Chhattisgarh so far under the said scheme;
- (c) whether there are some projects which have been delayed;
- if so, the reasons therefor, project-wise;
- whether hundred per cent audit of expenditure is likely to be conducted to bring transparency in utilisation of the funds allocated in this regard;
- if the authority by whom the said audit is   likely to be conducted along with the time by which it is   likely to be conducted; and
- if not, the reasons therefor?

## ANSWER

## THE MINISTER OF STATE IN THE

## MINISTRY OF HOUSING AND URBAN AFFAIRS (SHRI KAUSHAL KISHORE)

(a): The Atal Mission for Rejuvenation and Urban Transformation (AMRUT) scheme was launched on 25 June 2015 in 500 cities across the Statesl Union Territories (UTs) with focus on development of basic infrastructure in the selected citiesltowns in the sectors of water supply; sewerage and septage management; storm water drainage; green spaces and parks; and non-motorized urban The Mission also mandated implementation of a set of Reforms in Urban Local Bodies (ULBs) and Capacity Building of the functionaries of ULBs covered under the Mission.

total of 9 cities of the State of Chhattisgarh have been covered under AMRUT. Sector-wise details of implementation of AMRUT project are in the State of Chhattisgarh are given as under:

| (Cost in % crores               | (Cost in % crores   | (Cost in % crores   | (Cost in % crores    | (Cost in % crores    | (Cost in % crores   | (Cost in % crores   |
|---------------------------------|---------------------|---------------------|----------------------|----------------------|---------------------|---------------------|
| Sectors                         | Work Completed      | Work Completed      | Under Implementation | Under Implementation | Total               | Total               |
|                                 |                     | Cost                | Nos.                 | Cost                 | Nos:                | Cost                |
| Water_Supply                    | 39                  | 748.75              | 31                   | 1,113.11             | 70                  | 1,861.86            |
| Sewerage and Septage Management | 23                  | 25.93               | 6                    | 348.56               | 29                  | 374.49              |
| Green spaces and parks          | 179                 | 28.89               | 15                   | 4.26                 | 194                 | 33.15               |

(b): The approved plan size the State of Chhattisgarh under AMRUT amounts to {2,192.76 crore for the entire Mission period, which includes committed Central Assistance (CA) of {1,009.74 crore: So far central assistance amounting to {980.98 crore has been released to the state against AMRUT projects:

In addition, following Central Assistances have been released to the State of Chhattisgarh under other components of AMRUT:

| Components                                                                                                |   Central Assistance in crore) |
|-----------------------------------------------------------------------------------------------------------|--------------------------------|
| Administrative and Office Expenses (A&QE)                                                                 |                          61.21 |
| Reform Incentives                                                                                         |                          69.77 |
| Sub-schemes of GIS based Master Plan                                                                      |                           3.86 |
| Local Area Programme Town Planning Scheme (LAP-TPS)                                                       |                           0.3  |
| Eligible spill over projects erstwhile Scheme of Jawaharlal Nehru National Urban Renewal Mission (JnNURM) |                          57.01 |
| Total:                                                                                                    |                         192.15 |

(c) & (d): Implementation of certain AMRUT projects in the State Of Chhattisgarh have delayed due to various reasons, such as land disputes, natural calamities, delay in obtaining clearances permissions from other departments and Iockdown imposed due to CoVID-19 pandemic etc. Project-wise reasons of delayed projects of the State of Chhattisgarh are given at Annexure-I. got

(e) to (g): AII expenditure by Government organizations are open to audit by Comptroller and Auditor General:

*****

## ANNEXURE REFERRED TO IN THE REPLY OF PART (c) AND (d) OF THE LOK SABHA (STATUS OF PROJECTS UNDER AMRUT":

## Project wise reasons for delay in project completion

| #   | City         | Title                                                                                       | Sector         |   Project Cost ( in crore) |   Progress (%) | Reasons for Delay in Project Completion                                                                                                                      |
|-----|--------------|---------------------------------------------------------------------------------------------|----------------|----------------------------|----------------|--------------------------------------------------------------------------------------------------------------------------------------------------------------|
|     | Ambikapur    | Development of Garden at Ward No 42 Nawagarh Park (Drip Irrigation                          | Others(P arks) |                       0.07 |             92 | Due to Covid Pandemic                                                                                                                                        |
| 2   | Ambikapur    | Ambikapur Water Supply Scheme Part-2                                                        | Water Supply   |                      51.08 |             97 | Due to Covid Pandemic procurement of equipments(like- pumps, pipes, etc) were delayed: Departmental Permission delay from PWD, Environment; Railway, NH etc_ |
| 3   | Bhilai Nagar | Bhilai Water Supply Scheme Phase M Construction of Distribution Part-1                      | Water Supply   |                      77.04 |             86 | Due to Covid Pandemic: Departmental Permission delay from PWD, NH & Railways                                                                                 |
|     | Bhilai Nagar | Bhilai Water Supply Scheme Phase I SCADA, Automation and Metering_works Part -1             | Water Supply   |                       8.3  |             54 | Delayed due to awaited completion of civil installations and imposition of subsequent lockdowns.                                                             |
| 5   | Bhilai Nagar | Bhilai Water Supply Scheme (Deposit Work to CSEB                                            | Water Supply   |                       1.2  |             55 | Permission delay from CSEB. and Covid Pandemic                                                                                                               |
|     | Bhilai Nagar | Bhilai Water Supply Scheme (Deposit Work to NH)                                             | Water Supply   |                       0.52 |             77 | Permission delay from NH_ and Covid Pandemic                                                                                                                 |
|     | Bilaspur     | DEVELOPMENT OF GARDEN BANDHWA TALAB GARDEN                                                  | Others (Parks) |                       2.39 |             87 | Due to delayed permission for development from Land record department: Due to Covid Pandemic                                                                 |
| 8   | Bilaspur     | Bilaspur Water Supply Scheme Part-2                                                         | Water Supply   |                      81.84 |             83 | Due to Covid Pandemic procurement of equipments(like- pumps, pipes, were delayed: Departmental Permission delay from PWD, Environment; Railway, NH           |
|     | Bilaspur     | Bilaspur Water Supply Scheme Part-1 (Deposit Work to WRD, CSEB, PWD and Railway Permission) | Water Supply   |                       6.36 |             77 | Permission delay from WRD; CSEB, PWD and Railway: and Covid Pandemic                                                                                         |

|    | City      | Title                                                                                   | Sector         |   Project Cost ( in crore) | Progress (%)   | Reasons for Delay in Project Completion                                                                                                                      |
|----|-----------|-----------------------------------------------------------------------------------------|----------------|----------------------------|----------------|--------------------------------------------------------------------------------------------------------------------------------------------------------------|
| 10 | Bilaspur  | Bilaspur Water Supply Scheme Part-2 (Deposit Work to Railway)                           | Water Supply   |                       0.32 | 99             | Permission delay from Railway: and Covid Pandemic                                                                                                            |
| 11 | Bilaspur  | Bilaspur Water Supply Scheme Part 4                                                     | Water Supply   |                     100.45 | 80             | Due to Covid Pandemic delay in procurement of pipes: Departmental Permission delay from PWD, Railway & NHAI                                                  |
| 12 | Durg      | Development of Garden at Jawahar Nagar (Civil, Playing and Electrification Work) Part 1 | Others(P arks) |                       0.49 | 95             | Due to Covid Pandemic                                                                                                                                        |
| 13 | Durg      | Durg Water Supply Scheme Part 3                                                         | Water Supply   |                     104.55 | 92             | Due to Covid Pandemic procurement of equipments(like- pumps, pipes, etc) were delayed: Departmental Permission delay from PWD, Environment; Railway, NH etc: |
| 14 | Durg      | Durg Water Supply Scheme (Deposit Work for Pulgaon Nallah)                              | Water Supply   |                       2.34 | 18             | Permission delay from WRD: Due to Pandemic.                                                                                                                  |
| 15 | Durg      | Durg Water Supply Scheme (Deposit Work to Railway)                                      | Water Supply   |                       0.46 | 99             | Permission from Railway. and Covid Pandemic delay                                                                                                            |
| 16 | Durg      | Construction of OHSR (4 Nos:)                                                           | Water Supply   |                       7.88 |                | Land dispute and shifting  of site_ and Due to Covid Pandemic                                                                                                |
| 17 | Durg      | Construction of OHSR (2 Nos:)                                                           | Water Supply   |                       3.49 | 35             | Land dispute and  shifting  of site. and Due to Covid Pandemic                                                                                               |
| 18 | Jagdalpur | DEVELOPMENT OF GARDEN AT WARD NO. 01 LAXMI NARAYAN MANDIR PARK (ELECTRIFICATION)        | Others(P arks) |                       0.04 | 33             | Due to land dispute                                                                                                                                          |
| 19 | Jagdalpur | DEVELOPMENT OF GARDEN AT WARD NO_ 06 NAKSHTRA VATIKA GARDEN (CIVIL WORKS)               | Others(P arks) |                       0.56 | 65             | Due to Land dispute and imposition of lockdowns during Pandemic:                                                                                             |
| 20 | Jagdalpur | DEVELOPMENT OF GARDEN AT WARD NO_ 6 NAKSHTRA VATIKA GARDEN (ELECTRIFICATION)            | Others(P arks) |                       0.07 | 60             | Due to Land dispute and imposition of lockdowns during Pandemic.                                                                                             |
| 21 | Jagdalpur | DEVELOPMENT OF GARDEN AT Shahid                                                         | Others(P arks  |                       0.01 | 86             | Local Hindrance and land dispute                                                                                                                             |

|    | City      | Title                                                           | Sector                          | Project Cost ( in crore)   | Progress (%)   | Reasons for Delay in Project Completion                                                                                                                              |
|----|-----------|-----------------------------------------------------------------|---------------------------------|----------------------------|----------------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|    |           | park (Electrification)                                          |                                 |                            |                |                                                                                                                                                                      |
| 22 | Jagdalpur | Development Garden at Moti   Talab Para (Civil Work)            | Others(P arks)                  | 0.05                       | 30             | Due to land dispute                                                                                                                                                  |
| 23 | Jagdalpur | Development of Garden at Moti   Talab                           | Others(P arks)                  | 0.01                       | 21             | Due to land dispute                                                                                                                                                  |
| 24 | Jagdalpur | Development Garden Para (Electrification)                       | Others(P arks)                  | 0.01                       | 21             | Due to land dispute                                                                                                                                                  |
| 25 | Jagdalpur | Jagdalpur Sewage Master Plan                                    | Sewerag and Septage Manage ment | 54                         | 94             | Delay due to shifting of   site and land dispute. Imposition of lockdown during Pandemic due to which supply chain of both Manpower & Machinery disturbed. got       |
| 26 | Jagdalpur | Jagdalpur Water Supply Scheme Part-1                            | Water Supply                    | 24.67                      | 91             | Due to Non Performance of contractor, department terminated the contract. Fresh tenders were invited on risk & cost of previous contractor and work is in progress   |
|    | Jagdalpur | Jagdalpur Water Supply Scheme Part-2                            | Water Supply                    | 24.67                      | 36             | Due to Non Performance of contractor, department terminated the contract. Fresh tenders were invited on risk & cost of previous contractor and work _is in progress: |
| 28 | Jagdalpur | Jagdalpur Water Supply Scheme Part-3                            | Water Supply                    | 47.06                      | 37             | Due to Non contractor, department terminated the contract. Fresh tenders were invited on risk & cost of previous contractor and work is_in progress                  |
| 29 | Jagdalpur | Water Supply Scheme Jagdalpur (Deposit Work to NHIPWD and CSEB) | Water Supply                    | 3.08                       | 45             | Permission delay from NH, CSEB & PWD: and Covid Pandemic                                                                                                             |
| 30 | Korba     | Development Garden at Shivaji Nagar                             | Others(P arks)                  | 0.32                       | 75             | Due to Covid Pandemic                                                                                                                                                |
| 31 | Korba     | Korba Water Supply Phase II Automation and SCADA                | Water Supply                    | 7.98                       | 60             | Delayed due to awaited completion of civil installations and imposition of subsequent lockdowns                                                                      |
| 32 | Korba     | Korba Water Supply Phase (Deposit Work to CSEB                  | Water Supply                    | 2.5                        | 99             | Permission delay from CSEB: and Covid Pandemic                                                                                                                       |
| 33 | Raigarh   | Sewage Master Plan Raigarh Part 1                               | Sewerag e and Septage Manage_   | 41.22                      | 85             | Delay due to shifting of site and land dispute. Imposition of lockdown during Pandemic due_to_which_supply chain of_                                                 |

|    | City    | Title                                                                  | Sector                          | Project Cost ( in crore)   | Progress (%)   | Reasons for Delay in Project Completion                                                                                                                        |
|----|---------|------------------------------------------------------------------------|---------------------------------|----------------------------|----------------|----------------------------------------------------------------------------------------------------------------------------------------------------------------|
|    |         |                                                                        | ment                            |                            |                | both Manpower & Machinery disturbed. got                                                                                                                       |
| 34 | Raigarh | Sewage Master Plan Raigarh (Deposit Work to CSEB for STP 1 and STP 2)  | Sewerag and Septage Manage ment | 0.45                       | 52             | Permission delay form CSEB department:                                                                                                                         |
| 35 | Raigarh | Raigarh Water  Supply Scheme Part-3                                    | Water Supply                    | 66.7                       | 94             | Due to Covid Pandemic procurement of equipments(like- pumps, pipes, etc) were delayed: Departmental Permission delay from PWD, Environment; Railway, NH etc:   |
| 36 | Raigarh | Raigarh Water  Supply Scheme (Deposit Work to NH and                   | Water Supply                    | 0.79                       | 99             | Permission delay from and Covid Pandemic                                                                                                                       |
| 37 | Raipur  | Development Garden at Kabir Nagar Phase-II (Playing Equipments         | Others(P arks)                  | 0.07                       |                | Due to Covid Pandemic                                                                                                                                          |
| 38 | Raipur  | Development of Garden at Kabir Nagar Phase I (Electrification)         | Others(P arks)                  | 0.09                       | 55             | Due to Covid Pandemic                                                                                                                                          |
| 39 | Raipur  | Development of Garden at Avanti Vihar Colony (Playing Equipments)      | Others(P arks)                  | 0.03                       | 57             | Due to Covid Pandemic                                                                                                                                          |
| 40 | Raipur  | Development Garden at Avanti Vihar Colony_ Electrification)            | Others(P arks)                  | 0.05                       | 34             | Due to Covid Pandemic                                                                                                                                          |
| 41 | Raipur  | Sewerage and Septage Management Scheme Part-2                          | Sewerag and Septage Manage ment | 235                        | 81             | Delay due to shifting of   site and land dispute. Imposition of lockdown during Pandemic due to which supply chain of both Manpower & Machinery got disturbed: |
| 42 | Raipur  | Deposit work of Sewage Master Plan(Railway crossing near Kharun River) | Sewerag and Septage Manage ment | 5.39                       | 10             | Permission delay form Railway department:                                                                                                                      |
| 43 | Raipur  | Distribution and Clear water pumping main pk2                          | Water Supply                    | 134.19                     | 55             | Due to Covid Pandemic Departmental Permission delay from PWD, NHAI and Railway:                                                                                |

|    | City                                         | Title                                                                          | Sector       |   Project Cost ( in crore) | Progress (%)   | Reasons for Delay in Project Completion                                                                                                                      |
|----|----------------------------------------------|--------------------------------------------------------------------------------|--------------|----------------------------|----------------|--------------------------------------------------------------------------------------------------------------------------------------------------------------|
| 44 | Water Supply Scheme Raipur Raipur Phase 1 2) | (Part                                                                          | Water Supply |                      92.86 | 85             | Due to Covid Pandemic procurement of equipments(like- pumps, pipes, etc) were delayed: Departmental Permission delay from PWD, Environment; Railway, NH etc: |
| 45 | Raipur                                       | Construction of Overhead Reservoir at Byron Bazaar, Devendra Nagar & Bhanpuri_ | Water Supply |                       7.97 |                | Land dispute and shifting  of site_ and Due to Covid Pandemic                                                                                                |
| 46 | Raipur                                       | Construction of Overhead Reservoir at Raipur & Kukurbeda                       | Water Supply |                       2.91 | 36             | Land dispute and shifting of site. Hindrance from local citizens. and Due to Covid Pandemic                                                                  |
| 47 | Raipur                                       | Distribution and Clear water pumping main PK-1 (Part 2)                        | Water Supply |                      94.38 | 70             | Due to Covid Pandemic Departmental Permission delay from PWD, NHAI and Railway_                                                                              |
| 48 | Raipur                                       | Construction of OHSR at Labhandi & Fundhar                                     | Water Supply |                       3    | 60             | Land dispute and  shifting of site. Hindrance from local citizens. and Due to Covid Pandemic                                                                 |
| 49 | Rajnandgaon                                  | Rajnandgaon Water Supply Scheme Part- 3                                        | Water Supply |                     145.36 | 83             | Due to Covid Pandemic procurement of equipments(like- pumps, pipes, were delayed: Departmental Permission delay from PWD, Environment; Railway, NH etc. etc) |
| 50 | Rajnandgaon                                  | Rajnandgaon Water Supply Scheme (Deposit Work to WRD)                          | Water Supply |                       5.6  | 15             | Permission delay from WRD. and Covid Pandemic                                                                                                                |
| 51 | Rajnandgaon                                  | Rajnandgaon Water Supply Scheme (Deposit Work to NHAI, PWD, CSEB_              | Water Supply |                       3.56 | 75             | Permission delay from NH, CSEB PWD: and Covid Pandemic                                                                                                       |

******