Lok Sabha Question No. 58 (STARRED), answered on 2021-07-22
Subject: NH Projects in North-Eastern States
Ministry: ROAD TRANSPORT AND HIGHWAYS
Asked by: Naba (Hira) Kumar Sarania

## be pleased to state:

- (a)      the  details  and  present  status  of  National  Highways  (NHs) under construction in North-Eastern States including Assam;
- (b) whether the construction of the said NHs is progressing as per scheduled time limit and if so, the details thereof;
- (c) the  steps  being  taken  to  repair  several  NHs  in  Assam  which are in dilapidated condition; and
- (d) the details of NHs which connect North-Eastern States?

## ANSWER

THE MINISTER OF ROAD TRANSPORT AND HIGHWAYS

(SHRI NITIN JAIRAM GADKARI)

- (a) to (d)- A statement is laid on the Table of the House.

## GOVERNMENT OF INDIA

## MINISTRY OF ROAD TRANSPORT AND HIGHWAYS

## LOK SABHA STARRED QUESTION NO. 58 ANSWERED ON 22 nd  July, 2021

## NH PROJECTS IN NORTH-EASTERN STATES

- *58.    SHRI NABA KUMAR SARANIA:

Will the Minister of ROAD TRANSPORT AND HIGHWAYS

सड़क परिवहन औि िाजमार्ग मंत्री

STATEMENT REFERRED TO IN REPLY TO PART (A) TO (D) of LOK SABHA  STARRED  QUESTION  NO.58  FOR  ANSWER  ON  22.07.2021 ASKED BY SHRI NABA KUMAR SARANIA REGARDING 'NH PROJECTS IN NORTH-EASTERN STATES'

- (a) & (b): The  details  and  present  status  of  National  Highways (NHs) under construction in North-Eastern States  including  Assam are given at Annexure-I.
- (c)    The  development  and  maintenance  of  National  Highways (NHs) is a continuous process. The Maintenance and Repair (M&R) of stretches of NHs, where either Development works have commenced or Operation, Maintenance and Transfer (OMT) Concessions/  Operation  and  Maintenance  (O&M)  Contracts  have been  awarded,  is  done  by the  Concessioners/  Contractors  till  the Defect Liability Period (DLP)/ the  Concession  Period.  M&R  of balance stretches of NHs are carried out annually as per available budgetary outlay, inter-se priority  and  traffic density  to  keep  such NHs in traffic worthy conditions.

Ministry has taken policy decision to also implement M&R of NHs  entrusted  with  State  Governments/  UTs  through  Short  Term (One Year) and Medium Term (Three Years) contracts effective from Financial  Year  2021-22,  besides  implementation  of  works  such  as Ordinary  Repairs  (OR),  Flood  Damage  Repairs  (FDR),  etc.,  through State Governments/ UTs as per extant policies.

- (d)                  The  details  of  NHs  connecting  North-Eastern  States  are given at Annexure-II.

## ANNEXURE - I

ANNEXURE REFERRED TO IN REPLY TO PARTS (a) & (b) OF LOK SABHA STARRED QUESTION NO. 58 FOR ANSWER ON 22.07.2021 ASKED BY SHRI NABA KUMAR SARANIA REGARDING NH PROJECTS IN NORTH- EASTERN STATES

The  details  and  present  status  of  National  Highways  (NHs)  under construction in North-Eastern States including Assam

| Sl. No            | Name of Project                                                                                          | NH No.            | Length (Km)       | Sanctio ned Cost/ TPC (Rs. Cr)   | Physical progres s (%)   | Remarks           |
|-------------------|----------------------------------------------------------------------------------------------------------|-------------------|-------------------|----------------------------------|--------------------------|-------------------|
| Arunachal Pradesh | Arunachal Pradesh                                                                                        | Arunachal Pradesh | Arunachal Pradesh | Arunachal Pradesh                | Arunachal Pradesh        | Arunachal Pradesh |
| 1                 | Construction of 2-lane road of Potin to Pangin section of NH- 13 from Km 0.00 to Km 44.35 (Package-1)    | 13                | 44.35             | 403.68                           | 32.11%                   | On Schedule       |
| 2                 | Construction of 2-lane road of Potin to Pangin section of NH- 13 from Km 44.35 to Km 77.95 (Package-2)   | 13                | 33.60             | 342.55                           | 52.56%                   | On Schedule       |
| 3                 | Construction of 2-lane road of Potin to Pangin section of NH- 13 from Km 77.95 to Km 117.56 (Package-3)  | 13                | 39.61             | 421.48                           | 15.95%                   | On Schedule       |
| 4                 | Construction of 2-lane road of Potin to Pangin section of NH- 13 from Km 117.56 to Km 163.59 (Package-4) | 13                | 46.03             | 543.05                           | 21.70%                   | On Schedule       |
| 5                 | Construction of 2-lane road of Potin to Pangin section of NH- 13 from Km 163.59 to Km 206.66 (Package-5) | 13                | 43.07             | 450.65                           | 11.91%                   | On Schedule       |
| 6                 | Construction of 2-lane road of Potin to Pangin section of NH- 13 from Km 206.66 to Km 247.05 (Package-6) | 13                | 40.39             | 486.70                           | 20.13%                   | On Schedule       |

|   7 | Construction of 2-lane road of Potin to Pangin section of NH- 13 from Km 247.05 to Km 284.92 (Package-7)                                                                               | 13    |   37.87 |   560.39 | 29.34%   | On Schedule                                                                                                                                                    |
|-----|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------|---------|----------|----------|----------------------------------------------------------------------------------------------------------------------------------------------------------------|
|   8 | Construction of 2-lane road of Potin to Pangin section of NH- 13 from Km 284.92 to Km 314.25 (Package-8)                                                                               | 13    |   29.33 |   347.78 | 31.91%   | On Schedule                                                                                                                                                    |
|   9 | Construction of 2-lane road of Potin to Pangin section of NH- 13 from Km 314.25 to Km 351.383 (Package-9)                                                                              | 13    |   37.13 |   394.27 | 10.73%   | On Schedule                                                                                                                                                    |
|  10 | Widening of existing road to 2 lane NH standards along with improvement and re- alignment from Nechipu to Hoj (311 km), via Seppa, Khodaso, Saggalee (part of Trans Arunachal Highway) | 13    |  252.21 |  1979    | 99.39%   | Delay due to LA, adverse weather conditions, landslides, bandhs, Forest Clearance in Khupi re- alignment etc, COS due to additional bridges and re- alignment. |
|  11 | 4-lanning of NH-415 from design chainage 29/500 to 40/400 (Itanagar-Bandardewa section)                                                                                                | 415   |   10.9  |   243.89 | 94.92%   | Delay due to litigation, CoVID-19 etc.                                                                                                                         |
|  12 | Construction of Minor Bridge over Holongi River at Km 11.800 on Holongi - Itanagar section                                                                                             | 415   |    0.04 |     6.81 | 67.44%   | Delay due to CoVID-19, LA, dismantling of existing bridge etc.                                                                                                 |
|  13 | Widening of existing road to 2 lane with paved shoulder from Hukanjuri to Khonsa section of NH-315A from design chainage Km 0.00 to 9.00 (Package-A)                                   | 315 A |    9    |    98.45 | 21.01%   | On Schedule                                                                                                                                                    |
|  14 | Widening of existing road to 2 lane with paved shoulder from Hukanjuri to Khonsa section of NH-315A from design chainage Km 9.00 to 12.24 (Package-B)                                  | 315 A |    3.24 |    41.41 | 17.00%   | On Schedule                                                                                                                                                    |
|  15 | Widening of existing road to 2 lane with paved shoulder from Hukanjuri to Khonsa section of NH-315A from design                                                                        | 315 A |    1.17 |    16.55 | 5.92%    | On Schedule                                                                                                                                                    |

|    | chainage Km 26.30 to 27.474 (Package-D)                                                                                                                                                       |       |       |        |        |             |
|----|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------|-------|--------|--------|-------------|
| 16 | Construction of major bridge including approaches over Dikrong river at Km 28.750 of NH-713A                                                                                                  | 713 A |  0.86 |  41.86 | 8.00%  | On Schedule |
| 17 | 2-laning of Lalpul - Manmao - Changlang road (NH-215)                                                                                                                                         | 215   | 68.3  | 588.09 | 16.18% | On Schedule |
| 18 | 2-laning of Longding- Tissa- Khonsa road (NH-215)                                                                                                                                             | 215   | 42.5  | 358.26 | 2.66%  | On Schedule |
| 19 | 4-Laning of Itanagar to Bandardewa section of NH- 415 from km 40+430 to km 51+735 (Package-B)                                                                                                 | 415   | 11.31 | 496.47 | -      | On Schedule |
| 20 | 4-Laning of Itanagar to Bandardewa section of NH- 415 from km 51+700 to km 59+199 (Package-C)                                                                                                 | 415   |  7.5  | 437.6  | -      | On Schedule |
| 21 | Widening of existing road to 2 lane with paved shoulder from Hukanjuri to Khonsa section of NH-315A from design chainage Km 12.240 to 26.342 (Package-C)                                      | 315 A | 14.1  | 182.55 | -      | On Schedule |
| 22 | Strengthening of road from Km 10+000 to Km 29+500 of Holongi to Itanagar section                                                                                                              | 415   | 19.5  |  22.5  | -      | On Schedule |
| 23 | 2 langing of Khupa - Hayuliang - Hawai Road on EPC basis from design Km. 0.000 (Khupa) to Km. 17.000 [Existing Km 95.800 of (Khupa - Hayuliang Road) to Km 8.970 (Hayuliang - Hawai Road)]- 1 | 113   | 17    | 252.05 | 78.54% | On Schedule |
| 24 | 2 langing of Hayuliang - Hawai Road on EPC basis from design Km. 17.000 (Khupa) to Km. 34.000 [Existing Km 16.950 to Km 34.310 (Hayuliang - Hawai Road)]- 2                                   | 113   | 17    | 252.79 | 59.33% | On Schedule |
| 25 | 2 langing of Hayuliang - Hawai Road on EPC basis from Design Km. 34.000 to Km. 51.825 [Existing Km 26.625 to Km 45.050 (Hayuliang - Hawai Road)]- 3                                           | 113   | 17.82 | 263.31 | 62.82% | On Schedule |

|   26 | 2 langing of Hayuliang- Hawai bypass Road on EPC basis from design Km. 51.825 to Km. 63.131 Existing Km 45.050 of Hayuliang - Hawai road to Hawai Town - 4                                                | 114   |   11.3 |   256.66 | 1.19%   | On Schedule                                                                                                                                     |
|------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------|--------|----------|---------|-------------------------------------------------------------------------------------------------------------------------------------------------|
|   27 | Construction of 2-lane road from km. 0.00 (Existing km. 16.00 of Roing -Hunli Road) to Km. 74.00 (Ithun Bridge near existing km. 21.50 of Anini Road)                                                     | 313   |  74.86 |  1718.59 | 52.58%  | On Schedule                                                                                                                                     |
|   28 | Construction of 2 Major bridges at Existing Ch. 23+650 (Design Ch. 23+550) and Ch. 28+200 (Design Ch. 28+200) of bridge span 160m along the Existing Hunli-Anini Road (Pkg.1) from Km 21.500 to Km 37.500 | 313   |   0.32 |    45.43 | -       | Start date to be given                                                                                                                          |
|   29 | Construction of 2-lane road from existing km. 21.50 of Hunli-Anini road (Near Ithun Bridge) to Km. 37.500 (Pkg.- 1)                                                                                       | 313   |  16    |   322.15 | 96.60%  | On Schedule                                                                                                                                     |
|   30 | Construction of 2-lane Hunli- Anini road from km. 53.500 to km. 92.500 (Pkg.-3)                                                                                                                           | 313   |  39    |   568.92 | 70.52%  | Delay due to LA, Limited Working Season, Agitation by locals, COVID- 19, Forest Clearance and Utility Shifting, Slow mobilization by Contractor |
|   31 | Construction of 2-lane of Hunli-Anini road from km. 92.50 to Km. 106.20 (Pkg.-4)                                                                                                                          | 313   |  13.7  |   191.3  | 76.66%  | Delay due to LA, Limited Working Season, Agitation by locals, COVID- 19, Forest Clearance and Utility Shifting, Slow mobilization by Contractor |
|   32 | Construction of 2-lane of Hunli-Anini road from km. 106.20 to Km. 120.00 (Pkg.- 5)                                                                                                                        | 313   |  13.8  |   200.44 | 83.24%  | Delay due to LA, Limited Working Season, Agitation by locals, COVID- 19, Forest Clearance and Utility Shifting, Slow mobilization by Contractor |
|   33 | Construction of 2-lane of Hunli-Anini road from km. 120.0 to Km. 130.30 (Pkg.-6)                                                                                                                          | 314   |  10.3  |   145.17 | 93.86%  | Delay due to LA, Limited Working Season, Agitation by locals, COVID- 19, Forest Clearance and Utility Shifting, Slow mobilization by Contractor |
|   34 | Construction of 2-lane road from km. 12.00 to Km. 33.00 of Akajan-Likabali- Bame road (Pkg.-1)                                                                                                            | SR    |  21    |   210.5  | 99.84%  | Delay due to LA, Limited Working Season, Agitation by locals, COVID- 19, Forest Clearance and Utility Shifting, Slow mobilization by Contractor |
|   35 | Construction of 2-lane road from Km. 65.00 to Km. 97.00 of Akajan-Likabali-Bame road (Pkg.-3)                                                                                                             | SR    |  26.12 |   374.73 | 70.78%  | Delay due to LA, Limited Working Season, Agitation by locals, COVID- 19, Forest Clearance and Utility Shifting, Slow mobilization by Contractor |
|   36 | Construction of Balance work of 2-lane from design Km 33.00 to Km 65.810 of Akajan-Likabali (Pkg.-2)                                                                                                      | SR    |  32.81 |   118    | -       | Start date to be given                                                                                                                          |

|   37 | 2-Laning of Joram - Koloriang Road (NH-713) from design Km. 20+000 to Km. 32+050 [Existing Km 20.000 to Km 35.150] (Pkg-1)                                                       |   713 |   12.05 |   175.65 | 83.51%   | On Schedule                                                                     |
|------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------|---------|----------|----------|---------------------------------------------------------------------------------|
|   38 | 2-Laning of Joram - Koloriang Road (NH-713)from design Km. 32+050 to Km. 44+000 [Existing Km 35.150 to Km 50.050] (Pkg-2)                                                        |   713 |   11.95 |   176.22 | 69.55%   | On Schedule                                                                     |
|   39 | Construction of Balance work of 2-Lane with P S of Joram - Koloriang Road (NH-713) from existing Km 50.050 to Km 70.00 [Design Km. 44+989 to Km. 61.547] (Pkg- 3)                |   713 |   16.56 |   228.71 | 14.03%   | On Schedule                                                                     |
|   40 | Construction of Balance work of 2-Lane with P S of Joram - Koloriang Road (NH-713) from existing Km 70.00 to Km 88.700 [Design Km61.547 to Km78.724] (Pkg.-4)                    |   713 |   17.18 |   294.04 | 24.99%   | On Schedule                                                                     |
|   41 | Construction of Balance work of 2-Lane with P S of Joram - Koloriang Road from existing Km88.700 to Km 104.850 [Design km 78.724 to Km 93.724] (Pkg.-5)                          |   713 |   15    |   229.7  | 17.57%   | On Schedule                                                                     |
|   42 | Construction of Balance work of 2-Lane with P S of Joram - Koloriang Road (NH-713) from existing Km104.850 to km 122.600 [Design km92.724 to km108.724] (Pkg.-6)                 |   713 |   15    |   199.03 | 27.98%   | On Schedule                                                                     |
|   43 | Construction of Balance work of 2-Lane with P S of Joram - Koloriang Road from existing Km122.600 to km138.00 [Design Km108.724 to Km123.714] (Design length= 14.99km)0 (Pkg.-7) |   713 |   15    |   184.88 | 22.55%   | On Schedule                                                                     |
|   44 | 2-Laning of Joram - Koloriang Road (NH-713) from design Km. 138+000 to Km. 154+036 [Existing Km 138.00 to Km 158.00] (Pkg.-8)                                                    |   713 |   16.03 |   244.1  | 39.92%   | Delay due to LA, Limited Working Season, Agitation by locals, COVID- 19, Forest |

|             |                                                                                                                       |             |          |           |        | Clearance and Utility Shifting, Slow mobilization by Contractor                                                                                                                                                                       |
|-------------|-----------------------------------------------------------------------------------------------------------------------|-------------|----------|-----------|--------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| 45          | Rehabilitation/ Restoration (one time Improvement)of Hunli Anini Road from km 0.00 to km 21.500                       | 313         | 21.5     | 23.56     | 98.90% | On Schedule                                                                                                                                                                                                                           |
| 46          | Construction of 2-Laning with hard shoulders of Arrowa- Khupa-Hayuliang section of NH-113 from Ch.68.550 to Ch.91.633 | 113         | 23.08    | 301.06    | 0.00%  | On Schedule                                                                                                                                                                                                                           |
| 47          | Construction of 2-Laning with hard shoulders of Demwe- Brahmakund section of NH-13 from Ch.0.00 km to 18.464km on EPC | 13          | 18.46    | 353.9     | 6.33%  | On Schedule                                                                                                                                                                                                                           |
| Sub-Total I | Sub-Total I                                                                                                           | Sub-Total I | 1284.8 6 | 15794.8 8 |        |                                                                                                                                                                                                                                       |
| Assam       | Assam                                                                                                                 | Assam       | Assam    | Assam     | Assam  | Assam                                                                                                                                                                                                                                 |
| 1           | Construction of proposed North Lakhimpur Bypass from existing km. 338.924 to 349.213                                  | 52/1 5      | 12.514   | 127.24    | 84.95% | Delay in handing over of land, shifting of HT electrical lines delay in approval of Rly. Span drgs. of RoB, Slow mobilization of resources. Work was terminated but was continued after intervention of the Hon'ble High Court, COVID |

|   2 | Construction of longitudinal drains at stretches from km 134/00 to km146/300 on NH- 37, (L=9.422Km) painting of Flyover and provision of road safety appurtenances near the Flyover at km135   | 37      |       |    31.75 | 43.00%   | Delay due to poor progress by contractor. Work terminated from orignal contractor and tender under process for balance work.   |
|-----|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|-------|----------|----------|--------------------------------------------------------------------------------------------------------------------------------|
|   3 | Strengthening of existing road, masonry drain from Km. 618.600 to Km. 633.600 (Length=15 Km)                                                                                                   | 37      | 15.00 |  28.2    | 89.00%   | Delay due to problem faced for stoned aggregate, Covid-19.                                                                     |
|   4 | Strengthening with paved shoulder from km 30/0 to km 46/0, km 54/0 to km 61/0, km 69/0 to km 80/0 and km 80/0 to km 96/0                                                                       | 39      | 49.54 | 159.85   | 82.94%   | Delay due to COVID 19.                                                                                                         |
|   5 | Stage Strengthening of NH- 61 from Km 239.959 to Km 257.469                                                                                                                                    | 61      | 17.51 |  12.26   | 98.00%   | Delay due to COVID 19.                                                                                                         |
|   6 | Construction of new Bridge over River Krishnai (Br.No.34/1)                                                                                                                                    | 37/0 17 |       |  34.62   | 46.00%   | On Schedule                                                                                                                    |
|   7 | Stage Strengthening from Km 100/000 to Km 134/000                                                                                                                                              | 37/1 7  | 34.00 |  22.46   | 81.70%   | On Schedule                                                                                                                    |
|   8 | Stage Strengthening to NH- 39(old) from km 0/00 to km 30/00(L=30.00km)                                                                                                                         | 39      | 30.00 |  19.11   | 93.80%   | On Schedule                                                                                                                    |
|   9 | Construction of new Bridge over River Dhansiri (Br.No.82/1)                                                                                                                                    | 52/1 5  |       |  40.4709 | 1%       | Delay due to COVID 19.                                                                                                         |
|  10 | Construction of Guide Bund and Bridge protection works of Bridge No.338/1 over river Ranganadi and Re- construction of superstructure of Bridge over river Haijan (Br. No.342/1)               | 52/1 5  |       |  19.1908 | 6.85%    | Delay due to COVID 19.                                                                                                         |

|   11 | Stage Strengthening work on NH-151 from Km 0/00 to Km 14/064(L=14.064 km)                                                                                                                                                                   | 151             | 14.064   |   14.845 | 58.00%   | On Schedule                                        |
|------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------------|----------|----------|----------|----------------------------------------------------|
|   12 | Rehabilitation including river training works of Bridge No.427/1 on NH-52 (New NH no.15) over River Gai                                                                                                                                     | 52/1 5          |          |  25.2466 | 78%      | Delay due to COVID 19.                             |
|   13 | Strengthening with paved shoulder from km 0.00 to km 12.00(L=12.00km)                                                                                                                                                                       | 427             | 12.000   |  43.96   | 25%      | Delay due to COVID 19.                             |
|   14 | Stage Strengthening from km 411.000 to 419.900 and from Km 420.000 to Km 437.0                                                                                                                                                              | 52/1 5          | 25.900   |  18.81   | 77%      | On Schedule                                        |
|   15 | Construction of new Bridge over River Kumatia ( Bridge No.397/1) including subway bridge and approaches                                                                                                                                     | 52/1 5          |          |  43.55   | 0.00%    | Delay due to COVID 19.                             |
|   16 | Construction of 2-lane major bridge including approachesover Brahmaputra between Majuli on North Bank and jorhat on South Bank from Km 11/690 to Km 19/715-Length of bridge 6812.5 metre (Package II)                                       | 715 k           |          | 925.47   | -        | Start date to be given                             |
|   17 | 2 laning from Kanubari to start of Bogibeel bridge approaches of NH-52B(Extn)                                                                                                                                                               | 52B Extn ./21 5 | 63.4     | 390.73   | 93.44%   | Delay in handing over of land.                     |
|   18 | Construction of new 2- lane road with paved shoulders of Dhaleshwari Bypass from km. 0.00 - 3.500                                                                                                                                           | 154/ 6          | 3.50     |  79.22   | 92.60%   | Delay in CRS approval for RoB, Rainfall, COVID 19. |
|   19 | Balance work for "Improvement of existing single intermediate lane road of NH-44 to be 2-lane road with paved shoulder from km 230/200 to km 247/000, km 261.504 (Ex.ch.260.109) to km 263.191 (Ex.ch.261.761 & Km 272.241 (Ex.ch.271.00 to | 44              | 30.28    | 166.94   | 24.5%    | On Schedule                                        |

|    | km.284.053 (Ex.ch.284.053 (Total Length=30.28km                                                                         |          |        |         |        |                                                                                                                                                                                                                                    |
|----|-------------------------------------------------------------------------------------------------------------------------|----------|--------|---------|--------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| 20 | Balance work of 4 laning from WBBorder (Srirampur) to Kochugaon section                                                 | 31C (27) | 30     |  129.18 | 69.65% | Delay due to excess tilt and sift of existing well foundation and provision of new pile foundation. Change in design of structure due to increase span. 2. Due to distress in existing DBM of entire stretch needs to be redone. 3 |
| 21 | 4 lane bridge including approaches over River Brahmaputra between Dhubri ,Assam) and Phulbari (south Bank,Meghalaya)    | 127 B    | 19.282 | 4997.04 | 0.00%  | On Schedule                                                                                                                                                                                                                        |
| 22 | Construction of Jia Bharali Bridge(1.2Km) along with its approaches and River Training Work from km 25.552 to km 27.500 | 37A /715 |  1.948 |  804    | 0.00%  | On Schedule                                                                                                                                                                                                                        |
| 23 | 4-Laning of NH-37 from Nagaon By-pass to Teliagaon (km 278.600 to km 288.600) Package-1                                 | 37       | 10     |   97.99 | 39.20% | On Schedule                                                                                                                                                                                                                        |
| 24 | 4-Laning of NH-37 from Teliagaon to Rangagara (km 288.600 to km 297.000 - Package - 2                                   | 37       |  8.4   |   73.54 | 35.33% | On Schedule                                                                                                                                                                                                                        |
| 25 | 4 laning from Rangagara to Kaliabhor Tiniali from km 297.00 to km 315.315                                               | 37       | 18.315 |  289.99 | 46.08% | On Schedule                                                                                                                                                                                                                        |
| 26 | 4 laning from Kaliabor Tinali to Dolabari section from Km 0.0 to Km 17.3 including construction of new                  | 37A      | 17.3   |  873.91 | 84.35% | On Schedule                                                                                                                                                                                                                        |

|    | Brahmaputra bridge                                                                                                                                 |         |        |         |        |             |
|----|----------------------------------------------------------------------------------------------------------------------------------------------------|---------|--------|---------|--------|-------------|
| 27 | 4 - lane highway connecting km 17.3 of NH 37A and km 182                                                                                           | 37A &52 | 16.86  | 1050    | 52.63% | On Schedule |
| 28 | 4-Laning from Jamuguri to Biswanath Chariali from km 182 to km 208                                                                                 | 52      | 26     |  520.01 | 63.07% | On Schedule |
| 29 | 4-Laning from Biswanath Chariali to Gohpur from km 208 to km 265.50 of NH-52                                                                       | 52      | 57.5   | 1307.5  | 51.60% | On Schedule |
| 30 | 4-Laning from Gohpur to Holongi section from km 264.10 of NH 52 to km 20.37 of NH 52A                                                              | 52      | 10.08  |  259.79 | 86.27% | On Schedule |
| 31 | 4-Laning of Numaligarh to Jorhat section from Km. 402.500 to Km. 453.000 (Design Km 403.200 to Km 454.240) except Dergaon bypass (with Toll Plaza) | 37      | 39.72  |  814.56 | 72.24% | On Schedule |
| 32 | 4-Laning of Jorhat to Jhanji section from Km. 453.00 to Km. 491.08                                                                                 | 37      | 37.8   |  738.15 | 27.32% | On Schedule |
| 33 | 4-Laning of Jhanjhi Jn to Demow section from Km. 491.050 to Km. 535.250(Design Km 490.800 to Km 534.800) (with Toll Plaza)                         | 37      | 44.075 |  801.54 | 39.46% | On Schedule |
| 34 | 4-laning of NH-37 Section between Demow to End of Moran Bypass (From Km. 534.800 to Km. 561.700)                                                   | 37      | 26.9   |  385.57 | 72.14% | On Schedule |
| 35 | 4-laning of NH-37 Section between end of Moran Bypass to Bogibeel junction near Lapetketa (Km. 561.700- Km. 580.778                                | 37      | 19     |  330.3  | 60.98% | On Schedule |
| 36 | 2-laning with paved shoulders from km 6.25 to 10.40 of Silchar Badarpur section                                                                    | 53/3 7  |  4.77  |   76.78 | 96.46% | On Schedule |
| 37 | 4 laning of Balachera- Harangjao section of NH-54 (ext.) from km 275.00 to km 244.00 in the state of Assam under east west corridor project.       | 54 Ext. | 25.25  |  818.4  | 32.85% | On Schedule |

|   38 | 4-laning of Hapachara - Tulungia section                                                                                                                                                                                                                     |   102 B/ 117 |   14.66 |   220.2 | 14.28%   | On Schedule   |
|------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------------|---------|---------|----------|---------------|
|   39 | Widening/Improvement to 4 - Lane with Paved Shoulder from Ch. 52.470km to Ch.71.500 km (DesignCh.48.655km to Ch.67.556km)of Tulungia Jogighopa Bridge Approach Section of Bilasipura- Guwahati road(Package-5)                                               |           17 |  18.9   |  620.25 | 0.00%    | On Schedule   |
|   40 | Widening/Improvement to 4- Lane with paved shoulder from Ch.75.330Km to Ch.88.00km (Design Ch.71.800 to 84.100 km) of Jogighopa Bridge Approach (Near Pancharatna)- Agia (near Nichinta)(Pkg. 6) of Bilasipura-Guwahati road                                 |           17 |  12.3   |  208.84 | 13.15%   | On Schedule   |
|   41 | Widening/Improvement to 4 (Four) Lane with Paved Shoulder from Ch. 88.000km to Ch.99.930 km (Design Ch.84.100km to Ch.96.000 km) of Sagunbashi forest (near Nichinta) to starting of Krishnai Bypass Section (Package-7) of Bilasipura Guwahati road (NH 17) |           17 |  11.63  |  286.72 | 0.00%    | On Schedule   |
|   42 | Widening/lmprovement to 4 lane with P.S. from Km. 51+246 to Km. 66+000 (Design Chainage 50+710 Km to 65+923 Km) of Parokhuwa- Dokmoka section (Package-2)                                                                                                    |           29 |  15.21  |  335.88 | 0.00%    | On Schedule   |
|   43 | Widening/Improvement to 4- Lane with Paved shoulder from km 66.00 to km 81.00 (Design Chainage 65.923 to 80.930) of Dokmoka - LoringThepi section- (Package-3)                                                                                               |           29 |  15.007 |  278.46 | 23.46%   | On Schedule   |
|   44 | Widening/Improvement to 4- Lane with P.S. from km 81+000 to km 95+400 (Design Chainage 80+930 to 96+400) of Loring Thepi - Ganapath Gaur Gaon Section -                                                                                                      |           29 |  15.47  |  260.07 | 0.00%    | On Schedule   |

|              | (Package-4)                                                                                                                                                                                      |              |         |           |         |                                                                                               |
|--------------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------------|---------|-----------|---------|-----------------------------------------------------------------------------------------------|
| 45           | Widening/lmprovement to 4 (Four) lane of Daboka Dimapur Stretch from Km 95+400 to Km 1 1 3+830 (Design Chainage 96+400 Km to 1 13+830 Km) of Ganpath Gaur Gaon- Kwaram Taro Vitlage- (Package-5) | 29           | 17.43   | 288.85    | 0.00%   | On Schedule                                                                                   |
| 46           | 4-laning of NH-37 passing through Dergaon town                                                                                                                                                   | 37/ 2        | 11      | 150       | 54.30%  |                                                                                               |
| Sub Total-II | Sub Total-II                                                                                                                                                                                     | Sub Total-II | 852.51  | 19221.4 4 |         |                                                                                               |
| Manipur      | Manipur                                                                                                                                                                                          | Manipur      | Manipur | Manipur   | Manipur | Manipur                                                                                       |
| 1            | Construction of Sawombung Bridge and approaches at km 475.030                                                                                                                                    | 202 (150 )   | -       | 14.15     | 70.00%  | Delay due to Slow progress by Contractor, disturbance by unwanted elements.                   |
| 2            | Construction of Lokchao Bridge at Km 407.450                                                                                                                                                     | 39 (102 )    | -       | 39.18     | 81.50%  | Delay due to Local agitation/ hindrance, COS, Covid-19                                        |
| 3            | Strengthening of existing pavement from km 15.35 to km 30.00                                                                                                                                     | 137 A        | 14.65   | 28.77     | 84.00%  | On Schedule                                                                                   |
| 4            | Construction of RCC covered drain and strip widening of road from km 466.700 to km 468.690 on both sides                                                                                         | 150 (202 )   | 0.00    | 12.19     | 0.00%   | On Schedule                                                                                   |
| 5            | Restoration and Rihabilitation of road from km 134/00 to km 202/00 (length=68 km)                                                                                                                | 102 A        | 68.00   | 71.11     | 33.00%  | On Schedule                                                                                   |
| 6            | Restoration and Rihabilitation of road from km 00/00 to km 83/50 (length=83.50 km)                                                                                                               | 102 A        | 83.50   | 78.232    | 54.00%  | On Schedule                                                                                   |
| 7            | Construction of permanent steel bridge over Barak and Makru river                                                                                                                                | 53           | 2       | 141       | 70.40%  | Delay due to LA, Limited Working Season, Agitation by locals, COVID- 19, Forest Clearance and |

|    |                                                                                                                                                           |        |        |        |        | Utility Shifting, Slow mobilization by Contractor   |
|----|-----------------------------------------------------------------------------------------------------------------------------------------------------------|--------|--------|--------|--------|-----------------------------------------------------|
|  8 | Construction of 4-lane Bridge over Irang River on Imphal- Jiribam road section (95.50 Km)                                                                 | 53/ 37 |  0.377 |  49.31 | 2.94%  | On Schedule                                         |
|  9 | Improvement/widening to 2 laning of stretch from Khongsang to Tamenglong                                                                                  | 137    | 37.97  | 471    | 48.12% | On Schedule                                         |
| 10 | Widening/Improvement to 2- lane with PS of Yaingangpokpi - Finch corner road Km 0.000 -16.900 (part of contract Package -I)                               | 202    | 16.9   | 478.81 | 18.81% | On Schedule                                         |
| 11 | Widening/Improvement to 2-L with PS of Yaingangpokpi - Finch corner road from Km 16.900 -30.970 (part of contract Package-II)                             | 202    | 14.07  | 478.81 | 19.96% | On Schedule                                         |
| 12 | 2-laning of NH-102C from Pallel-Chandel                                                                                                                   | 102 C  | 18     | 108    | 69.09% | On Schedule                                         |
| 13 | Construction of 2-lane Moreh- Bypass                                                                                                                      | 39     |  2.5   |  48    | 17.44% | On Schedule                                         |
| 14 | 4-Laning Imphal- Moreh from Km 330.000 to Km 350.000 (Contract Package I)                                                                                 | 39     | 20     | 761.54 | 20.80% | On Schedule                                         |
| 15 | Two Laning Imphal- Moreh from Km 350.000 to Km 395.680 (Contract Package II)                                                                              | 39     | 45.68  | 868.75 | 99.67% | On Schedule                                         |
| 16 | Widening and Improvement to 2-Lane with P. S. of Imphal- Moreh section of NH-39 from Km 395.680 to Km 406.000 (Package-III)                               | 39     | 10.32  | 259.31 | 0.00%  | On Schedule                                         |
| 17 | Widening and Improvement to 2-Lane with P. S. of Imphal- Moreh section of NH-39 from km 406.000 to Km 425.411 (Package-IV)                                | 39     | 19.411 | 277.99 | -      | Start date to be given                              |
| 18 | Widening to 2 -Lane with Paved shoulder of Imphal to Jiribam section of NH-37 from Design Chainage 3.275 km to 15.940 Km (Total length=12.665 Km) (PKG-1) | 53/ 37 | 12.67  | 139.38 | 0.00%  | On Schedule                                         |

|   19 | Widening to 2 -Lane with Paved shoulder of Imphal to Jiribam section of NH-37 from Design Chainage 15.940 km to 33.120 Km (Existing Chainage Km 15.946 to Km 33.395) (Total length=17.180 Km) (PKG-2)   | 53/ 37   |   17.18 |   195.14 | 0.00%   | On Schedule       |
|------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------|---------|----------|---------|-------------------|
|   20 | Construction of 2 -Lane with paved shoulders road from Tamenglong to Mahur in the state of Manipur from km 0.000 at Tamenglong to km 10.000 near Dialong (Package-1)                                    | 137      |   10    |   185.8  | -       | Under re- bidding |
|   21 | Construction of 2 -Lane with paved shoulders road from Tamenglong to Mahur in the state of Manipur from Km 20.500 at old Tamenglong to Km 30.800 near Phelong (Package-3)                               | 137      |   12.05 |   234.08 | 0.00%   | On Schedule       |
|   22 | Construction of 2 -Lane with paved shoulders road from Tamenglong to Mahur in the state of Manipur from km 34+000 at Phelong to km 44+700 near Azuram (Package-4)                                       | 137      |   10.7  |   198.77 | -       | Under re- bidding |
|   23 | 2-laning of Churachandpur Tuivai Section of NH-102B (Pkg- IA)                                                                                                                                           | 102 B    |   13.75 |   206.88 | 34.17%  | On Schedule       |
|   24 | 2-laning of Churachandpur Tuivai Section of NH-102B (Pkg- IB)                                                                                                                                           | 102 B    |   19.09 |   216.49 | 17.15%  | On Schedule       |
|   25 | 2-laning of Churachandpur Tuivai Section of NH-102B (Pkg- IIA)                                                                                                                                          | 102 B    |   15.76 |   292.24 | 19.68%  | On Schedule       |
|   26 | 2-laning of Churachandpur Tuivai Section of NH-102B (Pkg- IIB)                                                                                                                                          | 102 B    |   21.88 |   365.53 | 18.83%  | On Schedule       |
|   27 | 2-laning of Churachandpur Tuivai Section of NH-102B (Pkg- IVA)                                                                                                                                          | 102 B    |   11.15 |   167.95 | 26.21%  | On Schedule       |
|   28 | 2-laning of Churachandpur Tuivai Section of NH-102B (Pkg- IVB)                                                                                                                                          | 102 B    |   11.03 |   177.76 | 24.17%  | On Schedule       |

|   29 | Improvement/Upgradation of existing 2-lane to 4-lane Divided Highway from Taphou Kuki to Daili section of Imphal- Kohima Road (Design Ch.: km 262.175 to 274.610) (Pkg-4A)                            | 39    |   12.44 |   379.39 | 2.43%   | On Schedule            |
|------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------|---------|----------|---------|------------------------|
|   30 | Improvement/Upgradation of existing 2-lane to 4-lane Divided Highway from Daili to Kuraopokpi section of Imphal- Kohima Road (Design Ch.: km 274.610 to 287.00 ) (Pkg-4B)                             | 39    |  12.39  |   268.98 | 0.00%   | On Schedule            |
|   31 | Improvement/Upgradation of existing 2-lane to 4-lane Divided Highway from Kuraopokpi to Sekmai section of Imphal-Kohima Road (Design Ch.: km 287.00 to 297.700) (Pkg-5A)                              | 39    |  10.7   |   228.97 | 1.30%   | On Schedule            |
|   32 | Improvement/ Up-gradation of existing 2-Lane road to 4- Lane Divided Highway from Sekmai to Nilkhuthi section of Imphal-Kohima Road (Design Chainage from Km 297+700 to Km 308+729) of NH-39 (Pkg-5B) | 39    |  11.029 |   211.7  | -       | Start date to be given |
|   33 | Improvement of existing road to 2 laning with Hard Shoulders of Maram -Peren section (Package-1A, length- 22.340Km) from Design Chainage 0.000 km to 22.340 km on NH-129A                             | 129 A |  22.34  |   226.32 | 0.00%   | On Schedule            |
|   34 | Improvement of existing road to 2 laning with Hard Shoulders of Maram-Peren section (Package-1B, length- 17.660 km) from Design Chainage 22.340 km to 40.000 km                                       | 129 A |  17.66  |   188.36 | 0.00%   | On Schedule            |
|   35 | Improvement of existing road to 2 laning with Hard Shoulders of 2 laning of Maram-Peren section (Package-2A, length- 16.840 Km) from Design Chainage 40.000 km to 56.840 km on NH-129A                | 129 A |  16.84  |   204.58 | -       | Re-tenderd             |

| 36            | Improvement of existing road to 2 laning with Hard Shoulders of 2 laning of Maram-Peren section (Package-2B, length- 18.160 Km) from Design Chainage 56.840 km to km 75.000 on NH-129A                                           | 129 A         | 18.16     | 232.26    | 0.00%     | On Schedule                                                                    |
|---------------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------------|-----------|-----------|-----------|--------------------------------------------------------------------------------|
| Sub Total-III | Sub Total-III                                                                                                                                                                                                                    | Sub Total-III | 630.19    | 8027.92   |           |                                                                                |
| Meghalaya     | Meghalaya                                                                                                                                                                                                                        | Meghalaya     | Meghalaya | Meghalaya | Meghalaya | Meghalaya                                                                      |
| 1             | Widening of two lane with geometrics Improvement from 208th to 214th Km with paved shoulder                                                                                                                                      | 40E           | 6.00      | 43.2      | 4.0%      | On Schedule                                                                    |
| 2             | Widening including paved shoulder from KM 64/00 to Km 76/00 & Km 79/00 to Km 85/00 (Total Length = 18.00 Km)                                                                                                                     | 51            | 18.00     | 51.52     | 22.0%     | On Schedule                                                                    |
| 3             | Estimate for one time improvement for strengthening of existing pavement from Km 32+000 to Km 33+900 (Mairang Town Portion) and from km 73+500 to km 81+380(Sohpian- Nongstion portion)                                          | 44E           | 8.74      | 14.0249   | 0.0%      | On Schedule                                                                    |
| 4             | Construction of Protection wall at different chainages of NH- 51 including widening of Bridge at 96.940 Km                                                                                                                       | 51/2 17       | 0         | 24.06     | 30%       | Delay due to difficulty in availability of stone aggregate, rainfall, covid-19 |
| 5             | Construction of Truck Lay Bye and wayside anemities from Km 67th Km of NH-51                                                                                                                                                     | 51            | 0         | 3.95      | 0.25%     | On Schedule                                                                    |
| 6             | Rehabilitation of distress bridges at Ch. 91.60 Km, Ch. 94.60 Km, Ch. 97.40 Km, Ch. 117.90 Km, 124.60 Km, Ch. 138.80 Km, Ch. 169.70 Km, Ch. 171.10 Km, Ch. 178.00 Km, Ch. 180.20 Km, Ch. 180.40 Km, Ch. 182.60 Km, Ch. 188.50 Km | 62/2 17       | 13 Nos    | 10.5248   | 0.5%      | Delay due to difficulty in availability of stone aggregate, rainfall, covid-19 |

|   7 | Reconstruction of existing culverts No. 83/1 (Ch.82216.00) 83/3 (Ch.82511.00) , 83/5 (Ch.82851.00), 100/1 (Ch.99046.00), 100/3 (99544.00) and 101/4 (100495.00) including                                        | 51      |        |   2.33 | 0.3%   | On Schedule   |
|-----|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|--------|--------|--------|---------------|
|   8 | protection works Re-Construction of 10 nos Weak Culverts No 100/4, 112/1, 119/7,128/7, 139/5, 141/3, 141/5 ,142/6, 158/3, 187/1                                                                                  | 62/2 17 |        |   4.97 | 0.05%  | On Schedule   |
|   9 | Reconstruction of RCC T- Beam girder 1X 24.75m span Br. No.51/5 on National Highway 51 (New NH - 217) including subway and approaches on both side                                                               | 51      |        |   7.71 | 0.00%  | On Schedule   |
|  10 | 2- laning of Ranikor- Nonghyllam- Maheshkhola- Baghmara (from design Ch. 0.000 to Ch. 129.385) Package-I: Existing Ch. 0.000 to Ch.31.700                                                                        | SH 04   | 33.25  | 306.28 | 38.61% | On Schedule   |
|  11 | lmprovement/ widening to 2- laning with earthen shoulder from Maheshkola to kanai existing chainage from Ch. 59.270 to Ch. 85.970 (Design Ch. 55.525 to Ch. 79.680) on SH-4 Ranikor-Baghmara Project (Package-3) | SH 04   | 25     | 260.17 | 0.00%  | On Schedule   |
|  12 | Improvement/widening to 2- lane with Earthen shoulder of Ranikor-Maheshkhola- Baghmara road section from Kanai to Rongra, existing Ch. From Km 85.970 to Km 102.345 (Design Ch.Km 81.100 to Km 96.000) Pkg-4     | SH 04   | 14.763 | 157.86 | 17.40% | On Schedule   |
|  13 | Improvement/widening to 2- lane with Earthen shoulder of Ranikor-Maheshkhola- Baghmara road section from Rongra to Panda, existing Ch. From Km 102.345 to Km 119.810 (design Ch.Km 96.00 to Km 112.300) Pkg-5    | SH 04   | 16.3   | 146.88 | 19.42% | On Schedule   |

|              | Widening to 2- lane with paved shoulder and                                                                                                                                                                            |              |         |         |         | On Schedule                                                                                                                                                 |
|--------------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------------|---------|---------|---------|-------------------------------------------------------------------------------------------------------------------------------------------------------------|
| 14           | Geometric improvement of Tura- Dalu road under JICA funding from Km 85+000 to Km 95+000 and Km 101+000 to km 145+000 of NH- 51                                                                                         | 51           | 51.5    | 553.41  | 37.89%  |                                                                                                                                                             |
| 15           | Improvement/Widening to 2-L with Paved Shoulder from (design Km 0.00 to Km 10.670) / 4-Laning from (design Km 0.00 to Km 0.930) between Shillong-Dawki (Pkg- 1)                                                        | 40           | 11.6    | 351.12  | 2.91%   | On Schedule                                                                                                                                                 |
| 16           | Improvement/Widening to 2- Lane with Paved Shoulder from (design Km 10.670 to Km 37.550) between Shillong- Dawki (Pkg-2)                                                                                               | 40           | 26.55   | 525.68  | 9.26%   | On Schedule                                                                                                                                                 |
| 17           | Improvement/Widening to 2- Lane with Paved Shoulder from (design Km 45.760 to Km 63.530) between Shillong- Dawki (Pkg-4)                                                                                               | 40           | 17.77   | 445.51  | 3.96%   | On Schedule                                                                                                                                                 |
| 18           | Improvement/Widening to 2- Lane with Paved Shoulder / 4- Laning from (design Km 63.530 to Km 71.520) between Shillong-Dawki (Pkg- 5)                                                                                   | 40           | 7.99    | 284.21  | 5.08%   | On Schedule                                                                                                                                                 |
| Sub Total-IV | Sub Total-IV                                                                                                                                                                                                           | Sub Total-IV | 237.46  | 3193.41 |         |                                                                                                                                                             |
| Mizoram      | Mizoram                                                                                                                                                                                                                | Mizoram      | Mizoram | Mizoram | Mizoram | Mizoram                                                                                                                                                     |
| 1            | Widening to 2 lane, re- alignment and geometric improvement from Km 11/00 to Km 114/618 of NH-44A in Mizoram under Phase A of SARDP-NE.                                                                                | 44A          | 98.33   | 992.67  | 90.02%  | Delay due to LA, Limited Working Season, Agitation by locals, COVID- 19, Forest Clearance and Utility Shifting, Slow mobilization by Contractor, Land Slide |
| 2            | Construction of a new 2-lane Highway from km 0.00 (on NH-54 near Lawngtlai) to km 38.00 (Length=38.00 Km) in Mizoram to support Kaladan Multi-Modal Transit Transport Project in Phase-'A of SARDP-NE ( Package MM-I). | 502 A        | 34.59   | 377.99  | 94.55%  |                                                                                                                                                             |

|   3 | Construction of a new 2-lane highway from km 38/00 to 71/00 in Mizoram to support Kaladan Multi Modal Transit Transport Project in Phase 'A' of SARDP-NE ( Package MM- II)                                             | 502 A   |   25.78 |   322.24 | 99.12%   |                        |
|-----|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|---------|----------|----------|------------------------|
|   4 | Construction of a new 2-lane Highway from km 0.00 (on NH-54 near Lawngtlai) to km 38.00 (Length=38.00 Km) in Mizoram to support Kaladan Multi-Modal Transit Transport Project in Phase-'A of SARDP-NE ( Package MM-I). | 502 A   |  26.81  |  327.92  | 94.95%   |                        |
|   5 | Construction of 2-Lane with paved shoulder of flexible pavement from km 42.80 to km 60.30                                                                                                                              | 150     |  17.5   |  205.95  | 62.34%   | Delay due to COVID 19. |
|   6 | Reconstruction of single lane pavement from km 130.000 to km 140.000                                                                                                                                                   | 150     |  10     |   34.41  | 33.31%   | On Schedule            |
|   7 | Construction of Steel Arch (Semi through) Bridge with Concrete Deck 90m Arch Span over River Tlawng                                                                                                                    | 44A     |   0     |   42.44  | 0.00%    | On Schedule            |
|   8 | Widening and up-gradation to 2-lane with paved shoulder configuration and geometric improvements from km 8.00 to km 65.00 ( Package-1 ) on Aizawl-Tuipang section                                                      | NH- 54  |  57     |  960.1   | 10.45%   | On Schedule            |
|   9 | Widening and up-gradation to 2-lane with paved shoulder configuration and geometric improvements from km 65.00 to km 125.00 ( Package-2 ) on Aizawl-Tuipang section                                                    | NH- 54  |  53.263 |  957.34  | 17.40%   | On Schedule            |
|  10 | Widening and up-gradation to 2-lane with paved shoulder configuration and geometric improvements from km 125.00 to km 166.00 ( Package-3 ) on Aizawl-Tuipang section                                                   | NH- 54  |  41     |  760.8   | 16.06%   | On Schedule            |
|  11 | Widening and up-gradation to 2-lane with paved shoulder configuration and geometric improvements from km 166.00 to km 208.00 ( Package-4 ) on                                                                          | NH- 54  |  42.83  |  787.504 | 26.84%   | On Schedule            |

|    | Aizawl-Tuipang section                                                                                                                                               |        |       |        |        |             |
|----|----------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------|-------|--------|--------|-------------|
| 12 | Widening and up-gradation to 2-lane with paved shoulder configuration and geometric improvements from km 208.00 to km 250.00 ( Package-5 ) on Aizawl-Tuipang section | NH- 54 | 35.3  | 690.24 | 24.92% | On Schedule |
| 13 | Widening and up-gradation to 2-lane with paved shoulder configuration and geometric improvements from km 250.00 to km 298.00 ( Package-6 ) on Aizawl-Tuipang section | NH- 54 | 45.5  | 768.77 | 24.30% | On Schedule |
| 14 | Widening and up-gradation to 2-lane with paved shoulder configuration and geometric improvements from km 298.00 to km 339.00 ( Package-7 ) on Aizawl-Tuipang section | NH- 54 | 39    | 605.76 | 8.45%  | On Schedule |
| 15 | Widening and up-gradation to 2-lane with paved shoulder configuration and geometric improvements from km 339.00 to km 380.00 ( Package-8 ) on Aizawl-Tuipang section | NH- 54 | 40    | 637.07 | 16.27% | On Schedule |
| 16 | Construction of Chhiathlang - Serchhip Bypass (Pkg-1) on Aizawl-Tuipang section of NH- 54                                                                            | NH- 54 | 14.4  | 275.02 | 10.80% | On Schedule |
| 17 | Construction of Hnathial Bypass (Pkg-2) on Aizawl- Tuipang section of NH-54                                                                                          | NH- 54 |  7    | 113.58 | 0.00%  | On Schedule |
| 18 | Construction of 2-L Lawngtlai Bypass (Pkg-3) on Aizawl- Tuipang section NH-54                                                                                        | NH- 54 |  2.73 |  58.84 | 9.23%  | On Schedule |
| 19 | Construction of two lane with paved shoulder of Selling- Dulte section of NH-06 (Pkg-I)                                                                              | 6      | 13.51 | 206.88 | 14.32% | On Schedule |
| 20 | Construction of two lane with paved shoulder of Selling- Dulte section of NH-06 (Pkg- II)                                                                            | 6      | 13.89 | 216.49 | 25.09% | On Schedule |
| 21 | Construction of two lane with paved shoulder of Selling- Dulte section of NH-06 (Pkg- III)                                                                           | 6      | 17.64 | 292.24 | 19.75% | On Schedule |

| 22          | Construction of two lane with paved shoulder of Selling- Dulte section of NH-06 (Pkg- IV)                                                                                            | 6           | 17.16    | 281.78   | 35.83%   | On Schedule            |
|-------------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------|----------|----------|----------|------------------------|
| 23          | Up-gradation to 2 lane with paved shoulders of Dulte- Kwalkulh road (International Corridor) of NH-6 from Design Chainage Km 54.400 to Km 72.350 (Package-I)                         | 6           | 17.95    | 374.39   | -        | Start date to be given |
| 24          | Rehabilitation and Up- gradation to 2 lane with paved shoulders of Kwalkuth- Khawzawl road (lnternational Corridor) of NH-6 from Design Chainage Km 72.350 to Km 84.800 (Package-ll) | 6           | 12.45    | 233.25   | -        | Start date to be given |
| 25          | Up-gradation to 2 lane with paved shoulders of Khawzawl-Champhai road (lnternational Corridor) of NH- 6 from Design Chainage Km 84.800 to Km 111.580 (Package-lll)                   | 6           | 26.8     | 674.71   | -        | Start date to be given |
| 26          | Construction of 2-laning with hard shoulder configuration of Lunglei to Chhumkhum from Design Chainage Km 0.000 to Km 37.420 of NH-302 Pkg-A                                         | 302         | 37.42    | 698.44   | -        | Start date to be given |
| 27          | Construction of 2-laning with hard shoulder configuration of NH-302 from Chhumkhum to Lunglei Pkg-B                                                                                  | 302         | 37.53    | 740.58   | -        | Start date to be given |
| Sub Total-V | Sub Total-V                                                                                                                                                                          | Sub Total-V | 785.38   | 12637.4  |          |                        |
| Nagaland    | Nagaland                                                                                                                                                                             | Nagaland    | Nagaland | Nagaland | Nagaland | Nagaland               |
| 1           | Strengthening and widening to two lane with paved shoulder of NH-61 from Km 40.00 to Km 72.40                                                                                        | 61 (2)      | 16       | 167.62   | 91.28%   | On Schedule            |
| 2           | Strengthening and widening to two lane with paved shoulder of NH-61 from Km 40.00 to Km 72.40                                                                                        | 61 (2)      | 16.4     | 172.63   | 92.69%   | On Schedule            |
| 3           | Construction of 2 lane with paved shoulder from Km. 168 to 183.783 (Yesemyong to Unger) on Mokokchung to Tuli Section                                                                | 61 (2)      | 15.78    | 217.35   | 50.20%   | On Schedule            |

|   4 | Widening of existing single/intermediate lane road to 2 lane road from km. 83.00 to km 101.00                                                                          | 61 (2)                   |     18 |   237.51 | 48.19%   | On Schedule                        |
|-----|------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------------------------|--------|----------|----------|------------------------------------|
|   5 | Strengthening of road (2019- 20) from Km 190/00 to Km 220/00 (30.Km)                                                                                                   | 155 (202 )               |  30    |    19.17 | 59.87%   | On Schedule                        |
|   6 | Strengthening of NH-702A from Km 0/00 to Km 5/460 and KM 35/00 to KM 40/00                                                                                             | 702 A                    |  10.46 |     9.72 | 42.92%   | On Schedule                        |
|   7 | Strengthening of existing 2 lane pavement of NH 61 from Km 147 to Km 156 under Mokokchung                                                                              | 61                       |   9    |    15.11 | 42.76%   | On Schedule                        |
|   8 | Widening of existing single/intermediate lane road to 2 lane road from km. 72.4.to km 83.00                                                                            | 61 (2)                   |  10.6  |   122.31 | _        | Start date to be given             |
|   9 | Stg of existing single lane pavement rom Km 0.00 to Km 104.00 (104 Km)                                                                                                 | 702 B                    | 104    |    59.42 | _        | Start date to be given             |
|  10 | Widening of existing Single lane / Intermediate lane road to 2 lane from Km 101 to Km 125                                                                              | 61 (2)                   |  24    |   252.19 | _        | Start date to be given             |
|  11 | 4 Laning of Dimapur Kohima Road from Design Km 123.840 to Km 138.775 (Package - I).                                                                                    | 39/2 9                   |  14.94 |   489.01 | 84.10%   | On Schedule                        |
|  12 | 4 Laning of Dimapur Kohima Road from Design Km 138.775 to Km 152.490 (Package - II).                                                                                   | 39/2 9                   |  13.72 |   519.72 | 88.64%   | On Schedule                        |
|  13 | 4 Laning of Dimapur Kohima Road from Design Km 152.490 to Km 166.700 (Package - III).                                                                                  | 39/2 9                   |  14.21 |   562.98 | 71.69%   | Re-tendered award for balance work |
|  14 | Construction of 4/6 laning from Km 132.375 to Km 153.058 (Total New Alignment length of 20.683 Km ) of Daboka Dimapur Section (Dimapur Bypass)                         | Con nect ing NH- 39 (36) |  20.68 |   645.02 | 80.20%   | On Schedule                        |
|  15 | (ii) Construction of Dimapur Bypass (Assam Portion) of 4/6 lane pavement from existing Km 159.400 of NH-36 to existing Km 102.500 of NH-39 and upto end point of Assam | Con nect ing NH- 39 &    |  14.33 |   500.09 | 31.00%   | On Schedule                        |

|    | portion [Design Km 118.050 to design Km 132.375]                                                                                       | NH- 36             |       |        |        |                                                                                                                                                 |
|----|----------------------------------------------------------------------------------------------------------------------------------------|--------------------|-------|--------|--------|-------------------------------------------------------------------------------------------------------------------------------------------------|
| 16 | Chakabama-Zunheboto (C-Z) road Km 0-25 PKG-I                                                                                           | 702 A              | 25    | 339.57 | 71.19% | On Schedule                                                                                                                                     |
| 17 | Chakabama-Zunheboto (C-Z) road Km 25-50                                                                                                | 702 A              | 25    | 239.3  | 71.17% | On Schedule                                                                                                                                     |
| 18 | Chakabama-Zunheboto (C-Z) road Km 50-75                                                                                                | 702 A              | 25    | 285.68 | 45.95% | On Schedule                                                                                                                                     |
| 19 | Chakabama-Zunheboto (C-Z) road Km 75-95                                                                                                | 702 A              | 20    | 315.03 | 49.54% | On Schedule                                                                                                                                     |
| 20 | Chakabama-Zunheboto (C-Z) road Km 95-115.534 PKG-V                                                                                     | 702 A              | 20.53 | 240.64 | 59.02% | On Schedule                                                                                                                                     |
| 21 | Pfutsero- Phek (PP) road Km 0-20                                                                                                       | -                  | 20    | 237.72 | 86.99% | On Schedule                                                                                                                                     |
| 22 | Pfutsero- Phek (PP) road Km 20-40                                                                                                      | -                  | 20    | 251.97 | 90.78% | On Schedule                                                                                                                                     |
| 23 | Pfutsero- Phek (PP) road Km 40-62.558                                                                                                  | -                  | 22.56 | 282.98 | 73.93% | On Schedule                                                                                                                                     |
| 24 | Merangkong-Tamlu-Mon (MTM) Km 0-20 PKG-I                                                                                               | -                  | 20    | 215.12 | 71.71% | On Schedule                                                                                                                                     |
| 25 | Merangkong-Tamlu-Mon (MTM) Road Km 20-40                                                                                               | -                  | 20    | 215.79 | 44.29% | Delay due to LA, Limited Working Season, Agitation by locals, COVID- 19, Forest Clearance and Utility Shifting, Slow mobilization by Contractor |
| 26 | Merangkong-Tamlu-Mon (MTM) Road Km 40-59                                                                                               | -                  | 19    | 272.89 | 30.97% | On Schedule                                                                                                                                     |
| 27 | Merangkong-Tamlu-Mon (MTM) Road Km 63.800- 86.835 PKG-IV                                                                               | -                  | 23.04 | 323.98 | 22.97% | On Schedule                                                                                                                                     |
| 28 | Construction of 2-lane with hard shoulders of Merangkong-Tamlu-Mon road (Wakching Twon portion) (package-V)                            | -                  | 13.45 | 161.73 | -      | Under re- bidding                                                                                                                               |
| 29 | Construction of 2-Lane with paved shoulder of Kohima- Bypass Road from design Km 0.00 to Km 10.500 [Design Length- 10.500 km] Package- | Con nect ing NH 29 | 10.5  | 232.29 | 5.62%  | On Schedule                                                                                                                                     |

|    | I                                                                                                                                       | & NH- 02   |       |        |        |                   |
|----|-----------------------------------------------------------------------------------------------------------------------------------------|------------|-------|--------|--------|-------------------|
| 30 | Construction of 2-Lane with paved shoulder of Kohima- Bypass Road from design Km10.500 to 21.00Km [Design Length- 10.500 km] Package- 2 |            | 10.5  | 277.44 | 8.89%  | On Schedule       |
| 31 | Construction of 2-lane with Paved shoulder of Kohima- Bypass Road from Design km21.0 to km32.0 [Design length=11.0 km] (Pkg.- 3)        |            | 11    | 159.85 | 2.44%  | On Schedule       |
| 32 | Construction of 2-lane with Paved shoulder of Kohima- Bypass Road from Dsign km32.0 to km43.454 [Design length=11.454] (Pkg.- 4)        |            | 11.45 | 202.36 | 2.73%  | On Schedule       |
| 33 | 2-laning of Changtongya to Longleng Road of NH-702 (Pkg-I)                                                                              | 702        | 18.78 | 278.95 | 39.69% | On Schedule       |
| 34 | 2-laning of Changtongya to Longleng Road of NH-702 (Pkg-II)                                                                             | 702        | 14.65 | 206.53 | 54.29% | On Schedule       |
| 35 | 2 laning of Kohima - Jessami section (Package I)                                                                                        | 29         | 21.72 | 320.97 | 17.50% | On Schedule       |
| 36 | 2 laning of Kohima - Jessami section (Package II)                                                                                       | 29         | 21.9  | 355.79 | 25.16% | On Schedule       |
| 37 | 2 laning of Kohima - Jessami section (Package III)                                                                                      | 29         | 22.7  | 361.53 | 10.34% | On Schedule       |
| 38 | 2 laning of Kohima - Jessami section (Package IV)                                                                                       | 29         | 21.5  | 330.78 | 17.95% | On Schedule       |
| 39 | 2 laning of Kohima - Jessami section (Package V)                                                                                        | 29         | 21.5  | 330.8  | 12.41% | On Schedule       |
| 40 | Upgradation of existing road to 2-lane with paved shoulder from Kohima to Mao from km 185.540 to km 211.709                             | 39/ 02     | 26.25 | 315.63 | 1.12%  | On Schedule       |
| 41 | Construction of 2-lane with hard shoulder of Peren- Dimapur section on NH129A from design Km109.494 to Km126.775 Pkg-1                  | 129 A      | 17.28 | 257.15 | 14.59% | On Schedule       |
| 42 | Construction of 2-lane with hard shoulder of Peren- Dimapur section from design Km 126.775 to Km 146.208 (Pkg-2)                        | 129 A      | 19.43 | 258.52 | -      | Under re- bidding |

| 43           | Construction of 2-lane with Hard Shoulder of Peren - Dimapur section from Design Km 146.208 to Km 163.592 (Pkg - 3)                                           | 129 A        | 17.38   | 177.77    | -      | Start date to be given   |
|--------------|---------------------------------------------------------------------------------------------------------------------------------------------------------------|--------------|---------|-----------|--------|--------------------------|
| 44           | Construction of 2 Laning with Hard Shoulder of Peren - Dimapur section from Design Km 163.592 to Km 173.850 (Length - 10.258 km) (Pkg - 4) under NH (0) - TSP | 129 A        | 10.26   | 117       | -      | Start date to be given   |
| 45           | Construction of 2-lane with Hard Shoulder of Peren - Dimapur section from Design Km 173.850 to Km 190.850 (Pkg - 5)                                           | 129 A        | 17      | 207.33    | -      | Start date to be given   |
| Sub Total-VI | Sub Total-VI                                                                                                                                                  | Sub Total-VI | 899.5   | 11762.9 4 |        |                          |
| Sikkim       | Sikkim                                                                                                                                                        | Sikkim       | Sikkim  | Sikkim    | Sikkim | Sikkim                   |
| 1            | Stage strengthening of NH- 310A at selected stretches between km32+450 to 50+680 to 51+330 to km 58+097                                                       | 310 A        | 17.787  | 27.0581   | 53.50% | On Schedule              |
| 2            | Stage strengthening of NH- 310A at selected stretches from km 0+000 to 32+000                                                                                 | 310 A        | 11.49   | 29.05     | 38.50% | On Schedule              |
| 3            | Construction of 48m Bridge over Chuba Khola at Km 75+300 to Km 75+800 on NH- 10                                                                               | 10           | 0.48    | 8.93      | 36.90% | On Schedule              |
| 4            | Construction of Rangpo- Viaduct at Rangpo town Km 51.100 to 53.800 NH-10                                                                                      | 10           | 1.8     | 133.49    | 56.75% | On Schedule              |
| 5            | Construction / Upgrade existing road to 2 lane with paved shoulder from Km 0.000 to 16.000 Singtam - Tarku NH-510                                             | 510          | 16      | 375.8     | 41.70% | On Schedule              |
| 6            | Construction / Upgrade existing road to 2 lane with paved shoulder from Km 16.000 to 32.500 Tarku - Ravongla NH-510                                           | 510          | 16.5    | 290.05    | 72.40% | On Schedule              |
| 7            | Construction of Alternate Highway from Rhenock- Pakyong NH-717A                                                                                               | 717 A        | 26.7    | 447.37    | 85.60% | On Schedule              |

|   8 | Construction/Upgradation of Existing road to 2 lane with paved shoulder including Geometric Improvement from Ranipool to Pakyong from km 2.000 to km 16.167                                                                                                                 | 717 A   |   16.17 |   275.26 | -     | Start date to be given   |
|-----|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|---------|----------|-------|--------------------------|
|   9 | Realignment of NH717A from Design CH: 0.00 (Km 77.800 of NH-10) to Design CH:2.00 (Km 3.100 of NH-717A) with 2-lane paved shoulder including Major Bridge of 680 m                                                                                                          | 717 A   |    2    |    76.67 | 0.00% | On Schedule              |
|  10 | Construction and upgradation of existing road to 2-lane with Paved shoulder from km. 20.340 (Rongli Bazzar) to km. 26.588 (Rongli Bypass End) and upgradation of existing road at km 20.600 & km 26.400 for length of 0.520 km & 0.554 km of Rhenok - Menla spur (Pkg-II A) | 717 B   |    7.3  |   332.2  | 0.00% | On Schedule              |
|  11 | Construction & Upgradation of existing road to 2-lane with paved shoulder from km27.200 (End of Rongli bypass) to km37.600(New Rolep Bridge) of Rhenok- Menla spur (Pkg-II B)                                                                                               | 717 B   |   10.4  |   230.45 | 1.27% | On Schedule              |
|  12 | Construction & Upgradation of existing road to 2-lane with paved shoulder from New Rolep Bridge at km 37.600 to Chochenpheri at km 52.00 of Rongli to Chochenpheri (Pkg- II C)                                                                                              | 717 B   |   14.4  |   493.42 | 0.00% | On Schedule              |
|  13 | Construction of 2-lane with paved shoulder of new green field alignment from Chochenpheri at km 52.000 to Helipad near Menla at km82.00 of Rhenok-Menla spur (Pkg-III A)                                                                                                    | 717 B   |   30    |   816.79 | 0.57% | On Schedule              |
|  14 | Construction of 2-lane with paved shoulder of new green field alignment from Helipad at Menla at km 82.00 to Menla at Km 94.030 of Rhenok-Menla spur of NH-717B (Pkg-III B)                                                                                                 | 717 B   |   12.03 |   410.6  | 0.00% | On Schedule              |

| 15            | Construction of 2-lane specification road with paved shoulder including Tunnel (300m) at Rabangla (Singtam- Tarku-Rabangla-Legship- Gyalshing) Pkg-III (Design Ch.: 32.500 km to 33.600 km) (Pkg- III)   | 510           | 1.1      | 79.21      | 1.50%   | On Schedule                                                 |
|---------------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------------|----------|------------|---------|-------------------------------------------------------------|
| 16            | Rehabilitation & Upgradation of existing road to 2-lane with paved shoulder including geometric improvement of section from start of Rabangla km33.600 to km58.540 (Pkg- IV)                             | 510           | 25.24    | 292.8      | 2.27%   | On Schedule                                                 |
| 17            | Construction of 2-lane specification road with paved shoulder as realignment (Greenfield alignment) of existing stretch between Legship - Gyalshing from km58.840-km75.00 (Pkg- V)                       | 510           | 16.16    | 262.84     | 0.00%   | On Schedule                                                 |
| 18            | Construction of 2-lane road with paved shoulder (Greenfield alignment) of existing stretch between Legship - Gyalshing from km75.00 to km 90.210 (Pkg- VI)                                               | 510           | 15.21    | 183.31     | 0.41%   | On Schedule                                                 |
| 19            | Construction of Chisopani Traffic Tunnel of length 250m from design Chainage Km 67.150 to Km 67.400 on NH- 10 in East Dist.                                                                              | 10            | 0.42     | 35.69      | 55.28%  | On Schedule                                                 |
| 20            | Special Protection work on Rehabilitation and Restoration of sinking/sliding zone on NH10 (Rangpo- Ranipool section)                                                                                     | 10            | 1.25     | 33.84      | 35.00%  | On Schedule                                                 |
| Sub Total-VII | Sub Total-VII                                                                                                                                                                                            | Sub Total-VII | 242.43 7 | 4834.82 81 |         |                                                             |
| Tripura       | Tripura                                                                                                                                                                                                  | Tripura       | Tripura  | Tripura    | Tripura | Tripura                                                     |
| 1             | Widening to 2-lane with paved shoulder in/c. Geometric improvement from Km 318.00 to Km 339.940 on Churaibari- Agartala section (Package-I)                                                              | 8(44 )        | 21.94    | 171.9      | 83.29%  | Delay in Land acquisition. Forest Land diversion, Covid-19. |

|   2 | Widening to 2-lane with paved shoulder in/c geometric improvement from Km 397.00 to Km 422.00 ( 25 Km) ( design length Km 388.650 to Km 410.439) ( 21.789 Km)   | 8(44 )       |   21.789 |   236.18 | 7%     | On Schedule   |
|-----|-----------------------------------------------------------------------------------------------------------------------------------------------------------------|--------------|----------|----------|--------|---------------|
|   3 | 2-laning with Paved shoulder of Agartala- Udaipur Section of NH-44 from Km 6.800 to km 55.00                                                                    | 44/ 08       |    48.2  |   462.79 | 98.00% | On Schedule   |
|   4 | Rehabilitation & Upgradation of Road from Km 0.00 to Km 18.600 of Kumarghat- Kailashahar section                                                                | 208 A        |    18.6  |   277.5  | 8.65%  | On Schedule   |
|   5 | Improvement/strengthening to 2-lane with hard shoulder of Khayerpur-Amtali (Agartala) section from Ch. 0.00 Km - 12.900 Km [Tripura Bypass]                     | 8            |    13    |   147.06 | 23.10% | On Schedule   |
|   6 | Improvement and Widening to 2-lane with paved shoulders of Jolaibari - Belonia (from km 0.000 to km 21.412)                                                     | 108 A        |    21.41 |   201.99 | 11.12% | On Schedule   |
|   7 | Rehabilitation & Upgradation of Road from design Km 0.00 to Km 11.800 of Kailashahar- Kurti Bridge section to 2-lane (PKG- I )                                  | 208 A        |    11.8  |   154.51 | 10.33% | On Schedule   |
|   8 | Rehabilitation and up- gradation of road from design km 11.800 to km 25.250 of Kailashahar-Kurti Bridge section to 2- lane with paved shoulder (Package-II)     | 208 A        |    13.45 |   178.43 | 11.02% | On Schedule   |
|   9 | Rehabilitation and up- gradation of road from design km 25.250 to km 36.460 of Kailashahar-Kurti Bridge section to 2-lane with paved shoulder (Package-III)     | 208 A        |    11.21 |   140.55 | 3.59%  | On Schedule   |
|  10 | Strengthening of Churaibari - Agartala section of NH-08                                                                                                         | 8            |    75    |   257.96 | 70.87% | On Schedule   |
|  11 | 2-laning of Khowai -Agartala section from design km 6.500 to km 19.300 of NH-208A Pkg-1                                                                         | 108 B/ 208 A |    12.8  |   165.54 | 4.78%  | On Schedule   |
|  12 | 2-laning of Khowai -Agartala section from km 19.300 to km 31.300 of NH-208A Pkg-2                                                                               | 108 B/ 208 A |    12    |   141.48 | 0.00%  | On Schedule   |

| 13             | 2-laning of Khowai -Agartala section from design km 31.300 to km 45.300 of NH- 208A Pkg-3                                                                           | 108 B/ 208 A   | 14       | 173.17    | 6.80%   | On Schedule   |
|----------------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------|----------|-----------|---------|---------------|
| 14             | 2-laning from Manu-Simlung ( Pkg I)                                                                                                                                 | 108            | 16.29    | 247.76    | 12.70%  | On Schedule   |
| 15             | 2-laning from Manu-Simlung ( Pkg III)                                                                                                                               | 108            | 20.25    | 347.36    | 25.63%  | On Schedule   |
| 16             | Rehabilitation and up- gradation of road from Km 66.845 to 85.125of Vaghmun-simlung section on NH-44A (Package-lV) to 2- lane with paved shoulder (Manu-Simlung-IV) | 108 / 44A      | 18.28    | 354.79    | 0.00%   | On Schedule   |
| 17             | Improvement & widening to 2- lane with paved shoulder of road Kailashahar - Fultali section from Km 21.100 to Km 29.200 (Pkg-1)                                     | 208            | 8.1      | 87.81     | 6.53%   | On Schedule   |
| 18             | Improvement & widening to 2- lane with paved shoulder of road Fultali - Jurichhara section from Km 29.200 to Km 49.200 (Pkg-2)                                      | 208            | 20       | 171.5     | 7.16%   | On Schedule   |
| 19             | Improvement & widening to 2- lane with paved shoulder of road Jurichhara - Bamanchara section from Km 49.200 to Km 63.700 (Pkg-3)                                   | 208            | 14.5     | 261.72    | 19.50%  | On Schedule   |
| 20             | Improvement & widening to 2- lane with paved shoulder of road Bamanchara - Srirampur section from Km 63.700 to Km 75.700 (Pkg-4)                                    | 208            | 12       | 129.6     | 5.25%   | On Schedule   |
| 21             | Improvement & widening to 2- lane with paved shoulder of road Srirampur - Khowai section from Km 75.700 to Km 101.300 (Pkg-5)                                       | 208            | 25.6     | 224.5     | 4.30%   | On Schedule   |
| Sub Total-VIII | Sub Total-VIII                                                                                                                                                      | Sub Total-VIII | 430.21 9 | 4534.1    |         |               |
| Total          | Total                                                                                                                                                               | Total          | 5362.5 8 | 80006.9 2 |         |               |

## ANNEXURE - II

ANNEXURE REFERRED TO IN REPLY TO PART (d) OF LOK SABHA STARRED QUESTION NO.  58  FOR  ANSWER  ON  22.07.2021  ASKED BY  SHRI  NABA  KUMAR  SARANIA  REGARDING  NH  PROJECTS  IN NORTH- EASTERN STATES

## The details of NHs connecting North-Eastern States

| Sl. No.           | New National Highway No.   | Old NH No.        | Route                                                                                                             | Length (Km)       |
|-------------------|----------------------------|-------------------|-------------------------------------------------------------------------------------------------------------------|-------------------|
| Arunachal Pradesh | Arunachal Pradesh          | Arunachal Pradesh | Arunachal Pradesh                                                                                                 | Arunachal Pradesh |
| 1                 | 13                         | 52, 229           | Tawang - Bomdila, Nechipu, Seppa, Sagalie, Ziro, Daporijo, Along, Pasighat, Tezu-junciton with NH-15 near Wakro   | 1,293.0           |
| 2                 | 113                        |                   | NH-13 near Hawacamp - Hayuliang - Hawai.                                                                          | 165.0             |
| 3                 | 313                        |                   | NH-13 near Meka - Anini.                                                                                          | 235.0             |
| 4                 | 513                        |                   | NH-13 near Passighat - Mariyang -Yingkiong.                                                                       | 140.0             |
| 5                 | 713                        |                   | NH-13 near Joram - Palin- Sangram- Koloriang.                                                                     | 158.0             |
| 6                 | 713A                       |                   | Junction with NH-13 near Hoj - Yupia - NH-415 at Pappu (near Nahurlagun)                                          | 35.0              |
| 7                 | 15                         | 52,5 2B, 37       | Mahadevpur/Dirak (Assam Border) to junction with NH-13 near Wakro                                                 | 79.0              |
| 8                 | 115                        | 37 Ext.           | Shantipur (Assam border) to Meka junction near Roing (NH-13)                                                      | 19.5              |
| 9                 | 215                        | 52B               | Junction with NH-15 near Mahadevpur - Bordumsa, Namchik, Lalpul, Manmao, Changlang, Khonsa, Kanubari-Assam Border | 266.6             |
| 10                | 315                        | 38 & 153          | Assam border - Jairampur - Nampong - Myanmar border (Stilwell road)                                               | 32.5              |
| 11                | 415                        | 52A               | Holongi (Assam border) - Itanagar - Banderdewa (Assam border)                                                     | 50.8              |
| 12                | 515                        | 52                | Jonai (Assam Border) - junction with NH-13 near Pasighat                                                          | 28.0              |

| 13    | 315A   |                      | Khonsa on NH-215 - Hukanjuri - Assam Border                                                                                                                                                                                                  | 35.0      |
|-------|--------|----------------------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------|
|       |        |                      | Sub Total                                                                                                                                                                                                                                    | 2,537.3 9 |
| Assam | Assam  | Assam                | Assam                                                                                                                                                                                                                                        | Assam     |
| 1     | 2      | 37, 61, 39, 150 & 54 | Junction with NH-15 near Dibrugarh in the State of Assam connecting Sibsagar and Amguri in the State of Assam-Nagaland                                                                                                                       | 112.0     |
| 2     | 702    |                      | The highway starting from its junction with NH-2 near Chantongia connecting Longling, Lonhching, Mon, Lapa, Tizit in the State of Nagaland, Sonari and terminating at its junction with new NH No. 215 near Sapekhati in the State of Assam. | 28.4      |
| 3     | 702C   |                      | The highway starting from its junction with Sibasagar on NH-2 connecting Simalguri and terminating at its junction with new NH No. 702 at Sonari in the State of Assam.                                                                      | 52.0      |
| 4     | 702D   |                      | The highway starting from its junction with new NH No 2 near Mokokchung in the state of Nagaland connecting Mariami and terminating at NH-715 near Jorhat in the state of Assam.                                                             | 49.6      |
| 5     | 6      |                      | The highway starting from its junction with NH- 27 near Jorabat in the State of Assam-Mizoram.                                                                                                                                               | 117.7     |
| 6     | 306    | 54                   | The highway starting from its junction with NH-6 near Kanpui in the State of Mizoram and terminating at its junction with NH-37 near Silchar in the State of Assam.                                                                          | 40.3      |
| 7     | 8      | 44                   | The highway starting from its junction with NH- 37 near Karimganj in the State of Assam connecting Patharkandi, Churaibari, Ambasa, Teliamura, Agartala, Udaipur, Sabrum and terminating at Indo/Bangladesh Border in the State of Tripura.  | 61.1      |
| 8     | 208A   |                      | Tripura-Kathaltali, Kukital and terminating at its junction with NH- 8 (Old NH-44)near Chankhera in the state of Assam.                                                                                                                      | 17.9      |
| 9     | 15     | 52, 52B &            | The highway starting from its junction with NH- 27 near Baihata-Charali connecting Mangaldai, Dhekiajuli, Tezpur, Banderdeva, North                                                                                                          | 586.5     |

|    |      | 37                       | Lakhimpur, Dibrugarh, Tinsukia, Dum Duma in the State of Assam-Arunachal Pradesh.                                                                                                                       |       |
|----|------|--------------------------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------|
| 10 | 115  | 37                       | Juction with NH-15 near Dum Duma - Saikhoaghat, Kundil Bazar-Arunachal Pradesh.                                                                                                                         |  59.1 |
| 11 | 215  | 52B                      | Arunachal Pradesh - junction with NH-15 near Dibrugarh                                                                                                                                                  |  63.4 |
| 12 | 315  | 38 & 153                 | Junction with NH-15 near Makum - Ledo, Lekhapani in the State of Assam, Licok near NH and terminating at India/Myanmar Border.                                                                          |  80.1 |
| 13 | 315A |                          | Tinsukia on N.H-15 - Naharkatia-Arunachal Pradesh.                                                                                                                                                      |  64.2 |
| 14 | 415  | 52A                      | Junction with NH-15 near Ghopur in the State of Assam connecting Itanagar in the State of Arunachal Pradesh , Daimukh and terminating at its junction with NH-15 near Banderdeva in the State of Assam. |   9.7 |
| 15 | 515  | 52                       | Junction with NH-15 near Kulajan - Jonai- Arunachal Pradesh.                                                                                                                                            |  73   |
| 16 | 715  | 37A & 37                 | Junction with NH-15 near Tejpur - Jakhalabandha, Bokakhat, Jorhat - junction with NH-2 near Jhanji                                                                                                      | 195.1 |
| 17 | 715A |                          | Junction with NH-27 near Nakhola - Jagiroad, Marigaon, Kaupati, Rowta, Udalguri, Khoirabari - Indo/Bhutan border                                                                                        | 142.5 |
| 18 | 715K |                          | The highway starting from its junction with NH- 715 near Jorhat and terminating at Kamalabari Ghat (Majuli) in the State of Assam                                                                       |  27.4 |
| 19 | 17   | 31C , 31, 31B , 31D & 37 | West Bengal-Golakganj, Bilasipara-North Salmara, Goalpara, Boko and terminating at its junction with NH-27 near Guwahati in the State of Assam.                                                         | 294.2 |
| 20 | 117  | 31                       | Junciton with NH-17 near North Salmara - junciton with NH-27 near Bijni.                                                                                                                                |  15   |
| 21 | 117A |                          | Junction with NH-17 near Bilasipara - Kokrajhar - junction with New NH-27 near Garubhasa                                                                                                                |  39.8 |
| 22 | 217  | 51 &                     | Junction with NH-17 near Paikan in the State of Assam -Meghalaya and terminating at its                                                                                                                 |  30.5 |

|    |      | 62                                                                 | junction with NH-17 near Dudhnai in the State of Assam.                                                                                                                   |       |
|----|------|--------------------------------------------------------------------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------|
| 23 | 27   | 2, 3, 8B, 8A, 15, 14, 76, 25, 28, 29, 57, 31, 31D , 31C , 37, 36 & | West Bengal, Bongaigaon, Bijini, Patacharkuchi, Nalbari, Dishpur, Nagaon, Lumding, Haflong and terminating at its junction with NH-37 near Silchar in the State of Assam. | 724.8 |
| 24 | 127  | 37                                                                 | Junction with NH-27 near Nagaon - Samaguri - junction with NH-715 near Jakhalabandha                                                                                      |  43   |
| 25 | 127A | 152                                                                | Junction with NH-27 near Patacharkuchi - Hajua - Indo/Bhutan Border.                                                                                                      |  38   |
| 26 | 127B |                                                                    | Srimrampur on N.H-27, Dhuburi -Meghalaya.                                                                                                                                 |  74   |
| 27 | 127C |                                                                    | NH- 27 in Chirang District, Assam - India / Bhutan Border.                                                                                                                |  40   |
| 28 | 127D |                                                                    | NH- 27 in the district of Kamrup, Assam - India / Bhutan Border.                                                                                                          |  48.6 |
| 29 | 127E |                                                                    | Junction with NH-27 near Barama - Baska, Subankhata -Indo/Bhutan border                                                                                                   |  40.8 |
| 30 | 427  |                                                                    | Junction with NH-27 near Howli - Barpeta, Hajo - junction with new NH No. 27 near Jalukbari                                                                               |  92.2 |
| 31 | 627  |                                                                    | Junction with new NH-27 near Nelle (Amsoi Gate) - Rajagaon, Doyangmukh, Umrangso, Khobak - NH-27 near Harangajao                                                          | 244.2 |
| 32 | 29   | 36, 39 & 150                                                       | Junction with NH-27 near Dabaka, (Sutargaon), Amlakhi, in Assam - Nagaland                                                                                                | 124   |
| 33 | 129  | 39                                                                 | Nagaland - Bokajan, Golaghat - junction with                                                                                                                              | 106   |

|         |         |              | NH-715 near Numaligarh                                                                                                                                                                                                                                              |           |
|---------|---------|--------------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------|
| 34      | 329     |              | Junction with NH-29 near Manja - Diphu - junction with new NH No. 27 near Lumding                                                                                                                                                                                   | 52.8      |
| 35      | 329A    |              | Junction with NH No-329 near Diphu-Nagaland.                                                                                                                                                                                                                        | 38.0      |
| 36      | 37      | 151, 44 & 53 | Manipur-Jirighat, Lakhipur, Silchar, Badarpur, Karimganj in the State of Assam and terminates at Indo/Bangladesh Border.                                                                                                                                            | 110.0     |
| 37      | 137     |              | The highway starting from its junction with NH- 37 near Rengpang connecting Khongsang, Tamenglong (Tenglong), Namtiram, Azuram in the State of Manipur, Hangrum, Lisang and terminating at its Junction with NH -27 near Hewangberam (Mahur) in the State of Assam. | 70.0      |
|         |         |              | Sub Total                                                                                                                                                                                                                                                           | 4,005.9 1 |
| Manipur | Manipur | Manipur      | Manipur                                                                                                                                                                                                                                                             | Manipur   |
| 1       | 2       | 39, 150      | Nagaland Border - Maosongsang - Maram - Karong - Kangpokpi - Imphal and Churachandpur-Mizoram Border                                                                                                                                                                | 459.6     |
| 2       | 102     | 39           | junction with NH-2 near Imphal - Thoubal - Wangling - Palel - Sibong - Moreh - Indo/Myanmar Border.                                                                                                                                                                 | 107.0     |
| 3       | 102A    | N            | From Tadubi on N.H 2 - Paomata, Ukhrul, Finchcorner, Phungyar Kasom Khullen, Kampang -junction with NH-102 near Thengnoupal                                                                                                                                         | 321.0     |
| 4       | 102B    | N            | Churachandpur on N.H-2 - Singhat, Sinzawl, Tuivai Road - Mayanmar Road                                                                                                                                                                                              | 183.0     |
| 5       | 102C    | N            | Palel (new NH No. 102)- Chandel                                                                                                                                                                                                                                     | 20.0      |
| 6       | 202     | 155          | Nagaland Border- Jessami, Ukhrul and terminating at its junction with NH-2 near Imphal                                                                                                                                                                              | 208.0     |
| 7       | 29      | 150          | Nagaland Border- terminating at its junction with NH-202 near Jessami                                                                                                                                                                                               | 11.6      |
| 8       | 129A    | N            | Maram (NH-2) - Nagaland Border                                                                                                                                                                                                                                      | 108.0     |
| 9       | 37      | 53           | junction with NH-2 near Imphal-Nungba - Oinamlong- Jiribam-Assam Border                                                                                                                                                                                             | 221.1     |

| 10        | 137       | N         | The highway starting from its junction with NH- 37 near Rengpang connecting Khongsang, Tamenglong (Tenglong), Namtiram, Azuram in the State of Manipur, Hangrum, Lisang and terminating at its Junction with NH -27 near Hewangberam (Mahur) in the State of Assam.   | 155.0     |
|-----------|-----------|-----------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------|
| 11        | 137A      | N         | Wahengbam Leikai (Junction of Imphal - Mayang Imphal Road & Nh No. 37) - Hiyangthang-Wangol-Mayang Imphal-Wabagai- Kakching- junction with new NH no. 102 at Kakching Lamkhai                                                                                         | 46.0      |
|           |           |           | Sub Total                                                                                                                                                                                                                                                             | 1,840.3 4 |
| Meghalaya | Meghalaya | Meghalaya | Meghalaya                                                                                                                                                                                                                                                             | Meghalaya |
| 1         | 6         |           | The highway starting from its junction with NH- 27 near Jorabat in the State of Assam connecting Shillong, Dhaleshwar, Kanpui, Aizawal, Selling, Lumtui, Khawthlir, Tuisen, Neihdawn, Champai and terminating at Zokhawthar in the State of Mizoram.                  | 252.8     |
| 2         | 106       |           | The highway starting from its junction with NH-6 near Shillong and terminating at Nongstoin in the State of Meghalaya.                                                                                                                                                | 93.1      |
| 3         | 206       |           | The highway starting from its junction with NH-6 near Jowai connecting Dauki and terminating at its junction with NH-106 near Mylliem in the State of Meghalaya.                                                                                                      | 126.9     |
| 4         | 217       |           | Assam border- Tura, Dalu, Baghmara, Rongjeng-Damra-Assam Border                                                                                                                                                                                                       | 321.8     |
| 5         | 127B      |           | Assam border - Phulbari - Tura - Rongram - Ronjeng - Nongston.                                                                                                                                                                                                        | 361.0     |
|           |           |           | Sub Total                                                                                                                                                                                                                                                             | 1,155.6 0 |
| Mizoram   | Mizoram   | Mizoram   | Mizoram                                                                                                                                                                                                                                                               | Mizoram   |
| 1         | 2         |           | Manipur Border-Seling, Serchhip, Lawngtla - Tuipang                                                                                                                                                                                                                   | 483.5     |
| 2         | 102B      |           | Nagopa, Hliappui, Saichal - new NH No- 6 near Keifang                                                                                                                                                                                                                 | 140.0     |
| 3         | 302       | 54A       | Lunglei - Theriat- Lunglei- Lungseni- Tuiehong -                                                                                                                                                                                                                      | 109.0     |

|          |          |                      | Demagiri                                                                                                                                           |           |
|----------|----------|----------------------|----------------------------------------------------------------------------------------------------------------------------------------------------|-----------|
| 4        | 502      | 54B                  | Junction with NH-2 near Venus Saddle-Saiha                                                                                                         | 27.0      |
| 5        | 502A     |                      | Lawngtlai - Mayanmar Border (Kaladan road)                                                                                                         | 100.0     |
| 6        | 6        |                      | Assam Border- Shillong, Dhaleshwar, Kanpui, Aizawal, Selling, Lumtui, Khawthlir, Tuisen, Neihdawn, Champai -Zokhawthar                             | 266.0     |
| 7        | 306      | 154                  | Junction with NH-6 near Kanpui-Assam Border                                                                                                        | 72.0      |
| 8        | 306A     |                      | Vairengte - Saiphai, Zonmun -junction with NH-2 near New Vertek                                                                                    | 60.0      |
| 9        | 108      | 44A                  | Tripura Border - Tukkalh - Mamit - Sairang - Aizawl                                                                                                | 165.0     |
|          |          |                      | Sub Total                                                                                                                                          | 1,422.5 0 |
| Nagaland | Nagaland | Nagaland             | Nagaland                                                                                                                                           | Nagaland  |
| 1        | 2        | 37, 61, 39, 150 & 54 | Assam Border- Mokokchung, Wokha and Kohima-Mizoram Border                                                                                          | 270.5     |
| 2        | 202      | 155 & 150            | Junction with NH-2 near Mokokchung - Tuensang, Sampurre and Meluri -Manipur Border                                                                 | 326.5     |
| 3        | 702      |                      | Junction with NH-2 near Chantongia - Longling, Lonhching, Mon, Lapa, Tizit -Assam Border                                                           | 177.0     |
| 4        | 702A     |                      | Junction with new NH No 2 near Mokokchung - Zunheboto, Phek -junction with New NH No.- 202 near Meluri                                             | 260.0     |
| 5        | 702B     |                      | Junction with Longling on new NH No. 702 - junction with NH-202 at Tuensang in the state of Nagaland.                                              | 104.0     |
| 6        | 702D     |                      | Junction with new NH No 2 near Mokokchung in the state of Nagaland connecting Mariami and terminating at NH-715 near Jorhat in the state of Assam. | 85.0      |
| 7        | 29       | 36, 39 &             | Assam Border - Dimapur, Kohima Chizam- Manipur Border                                                                                              | 202.9     |

|         |         | 150     |                                                                                                                                                                                                 |           |
|---------|---------|---------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------|
| 8       | 129     | 39      | Junction with NH-29 near Dimapur -Assam Border                                                                                                                                                  | 1.8       |
| 9       | 129A    |         | Manipur - Peren, Jaluki, Pimla Junction, Razaphe Junction- NH-29 near Dimapur                                                                                                                   | 71.0      |
| 10      | 229     |         | Junction with NH No-29 at Sub Jail - Thahukhu, Chumukedima -junction with NH No-29 in the state of Nagaland.                                                                                    | 19.0      |
| 11      | 329A    |         | Junction with NH No-329 near Diphu in the state of Assam -Pimla junction on NH No-129A in the state of Nagaland.                                                                                | 30.0      |
|         |         |         | Sub Total                                                                                                                                                                                       | 1,547.6 8 |
| Sikkim  | Sikkim  | Sikkim  | Sikkim                                                                                                                                                                                          | Sikkim    |
| 1       | 10      |         | Gangtok - Singtam - Rangpo - West Bengal Border.                                                                                                                                                | 52.0      |
| 2       | 310     | N       | Ranipaul (NH-31A) - Burduk - Menla - Nathula                                                                                                                                                    | 87.0      |
| 3       | 310A    | N       | Tashiview point - Phodang - Mangan                                                                                                                                                              | 175.3     |
| 4       | 310AG   | N       | The highway starting from its junction with NH- 310A Chungthang connecting Lachen Monastery-Log Bridge-Muguthang- Naku and terminating at Nakula near Indo/ Tibet Border in the State of Sikkim | 125.80    |
| 5       | 510     | N       | Singtham - Damthang- Legship - Gyalshing                                                                                                                                                        | 70.0      |
| 6       | 710     | N       | Melli- Manpur- Namchi- Damthang- Tarku                                                                                                                                                          | 45.0      |
| 7       | 717A    | N       | West Bengal Border- Rhenok, Pakyong a- junction with new NH No. 10 near Gangtok                                                                                                                 | 112.0     |
| 8       | 717B    | N       | Junction with NH No. 717A at Rhenok - Aritar, Rolep -junction with NH No. 310 near Menla                                                                                                        | 42.0      |
|         |         |         | Sub Total                                                                                                                                                                                       | 709.07    |
| Tripura | Tripura | Tripura | Tripura                                                                                                                                                                                         | Tripura   |
| 1       | 8       |         | Assam Border - Churai Bari - Manu - Ambasa - Teliamura-Agaratala - Visalgarh - Barjala - Udaipur - Sabrum-Indo Bangladesh Border                                                                | 331.9     |
| 2       | 108     |         | Mizoram Border - Sakhan - Manu                                                                                                                                                                  | 134.0     |

| 3   | 108A   | Jolaibari (new NH No. 8) - Belonia- Indo/Bangladesh border                  | 22.9   |
|-----|--------|-----------------------------------------------------------------------------|--------|
| 4   | 108B   | Junction with new NH- 8 near Agartala -junction with new NH-208 near Khowai | 55.0   |
| 5   | 208    | Kumarghat - Kailashahar- Khowai -Teliamura                                  | 265.0  |
| 6   | 208A   | Junction with new NH-208 near Kailashahar- Kukital                          | 45.0   |
|     |        | Sub Total                                                                   | 853.81 |
|     |        | TOTAL LENGTH (km)                                                           | 14,072 |

*****