Lok Sabha Question No. 65 (STARRED), answered on 2022-07-21
Subject: Construction of National Highways in Tamil Nadu
Ministry: ROAD TRANSPORT AND HIGHWAYS
Asked by: S.R. Parthiban

## GOVERNMENT OF INDIA MINISTRY OF ROAD TRANSPORT AND HIGHWAYS

## LOK SABHA STARRED QUESTION NO. 65 ANSWERED ON 21 st  JULY, 2022

CONSTRUCTION OF NATIONAL HIGHWAYS IN TAMIL NADU

*65. SHRI PARTHIBAN S.R.:

Will the Minister of ROAD TRANSPORT AND HIGHWAYS

सड़क परिवहन औि िाजमार्ग मंत्री

be pleased to state:

- (a)  the total length of National Highways (NHs) being constructed in Tamil Nadu along with the details of funds sanctioned for the purpose;
- (b)  whether all these projects are progressing as per the schedule and if so, the details thereof;
- (c)   the  extent  of  work  completed  so  far  along  with  work  yet  to  be completed, project-wise; and
- (d)  the steps being taken by the Government to complete these projects within the stipulated time frame?

## ANSWER

THE MINISTER OF ROAD TRANSPORT AND HIGHWAYS

(SHRI NITIN JAIRAM GADKARI)

- (a) to (d) A statement is laid on the Table of the house.

STATEMENT REFERRED TO IN REPLY TO PART (a) TO (d) of LOK SABHA STARRED QUESTION NO. 65 ANSWERED ON 21 st  JULY, 2022 ASKED BY SHRI  PARTHIBAN  S.R. REGARDING  'CONSTRUCTION  OF  NATIONAL HIGHWAYS IN TAMIL NADU'

- (a) to (c) A total of 114 National Highway (NH) projects covering length of  2210  Km  at  an  estimated  cost  of  Rs.  43935  crore  are  under implementation out of which 1023 Km has been completed as on date in the State of Tamil Nadu. The details of ongoing NH projects are at Annexure-I.

Few NH projects are lagging behind the schedule.  The delay is mainly due to non-granting of permission for extraction of borrow earth, COVID, delay in land acquisition, forest and environmental clearances, shifting of utility services, slow progress of works by Contractors/Concessionaire etc.

- (d)  To ensure timely/early completion of works, issues relating to the State Govt./District Administration, Utility owning departments, Forest Department and other concerned State/Central Agencies are taken up with them for expediting Land Acquisition and other pre-construction activities.   Besides  regular  monitoring  of  projects  with  respective Authority/Independent  Engineer  and  Contractor/  Concessionaire  is done.

ANNEXURE-I ANNEXURE REFERRED TO PART (a) TO (c) OF LOK SABHA STARRED QUESTION  NO.  65  FOR  ANSWER  ON  21-07-2022  ASKED  BY  SHRI PARTHIBAN S.R. REGARDING CONSTRUCTION OF NATIONAL HIGHWAYS IN TAMIL NADU.

The details of ongoing NH Projects in the State of Tamil Nadu are as follows:

|   Sr. No. | Project Name                                                                                                    |   Project Length (Km.) |   Total Project Cost Rs (Cr) | Start / Appointed Date   | Scheduled date of completion   | Physical Progress (%)   |   Length Completed (Km.) |
|-----------|-----------------------------------------------------------------------------------------------------------------|------------------------|------------------------------|--------------------------|--------------------------------|-------------------------|--------------------------|
|         1 | 4/2 Laning with Paved shoulder of Kallagam to Meensuriti section of NH- 227                                     |                  59.73 |                      1282.3  | 23.04.2019               | 22.04.2021                     | 92.00%                  |                    58.41 |
|         2 | 4-Laning of Trichy to Kallagam Section of NH- 227                                                               |                  38.7  |                      1296.93 | 01.03.2019               | 28.02.2021                     | 99.84%                  |                    37.2  |
|         3 | Balance work of Tindivanam to Krishnagiri section of NH-66                                                      |                 182.18 |                       526.09 | 04.11.2019               | 07-03-21                       | 54.60%                  |                   154.2  |
|         4 | 2-laning of Meensurutti to Chidambaram section of NH-227                                                        |                  31.53 |                       736.33 | 09.08.2021               | 09.08.2023                     | 29.61%                  |                     6.64 |
|         5 | 6-laning of Chennai-Tada section of NH-16                                                                       |                  33    |                       464.62 | 28.03.2018               | 27.03.2020                     | 93.63%                  |                    30.9  |
|         6 | Four laning of Jittandahalli - Dharmapuri section of NH-844 from Km.60+100 to Km.94+460 (Package-III of NH-844) |                  34.36 |                       980.82 | 22.08.2021               | 21.08.2023                     | 36.55%                  |                     9.2  |
|         7 | Four laning of Thorapalli Agraharam - Jittandahalli section of NH-844                                           |                  36.75 |                      1081.66 | 07-12-21                 | 17-12-23                       | 8.61%                   |                     2.1  |
|         8 | Six laning of Karaipettai Walajahpet Section of NH-48 (Old NH-4)                                                |                  36.07 |                       707.9  | 11.02.2019               | 10.02.2021                     | 50.55%                  |                    20.3  |
|         9 | Six laning of Sriperumbudur Karaipettai Section of NH-48 (Old NH-4)                                             |                  34.01 |                       777.52 | 24.05.2019               | 22.05.2021                     | 31.71%                  |                     6.45 |

|   10 | 4 lane Bangalore to Chennai Expressway from Km 156/000 to Km 180/000 (Phase III) Package-I                                                      |   24.00 |   1023.91 | 30-05-2022                 | 31-05-2024                       | -      |   0.00 |
|------|-------------------------------------------------------------------------------------------------------------------------------------------------|---------|-----------|----------------------------|----------------------------------|--------|--------|
|   11 | 4 lane Bangalore to Chennai Expressway from Km 180/000 to Km 204/500 (Phase III) Package-II                                                     |   24.5  |    843.48 | LoA issued on 16.09.2 021  | Agreement signed on 1 7.11.2021. | -      |   0    |
|   12 | 4 lane Bangalore to Chennai Expressway from Km 204/500 to Km 230/000 (Phase III) Package-III                                                    |   25.5  |   1155.49 | LoA issued on 16.09.2 021  | Agreement signed on 0 4.02.2022  | -      |   0    |
|   13 | 4 lane Bangalore to Chennai Expressway from Km 230/000 to Km 261/705 (Phase III) Package-IV                                                     |   31.7  |   2948.31 | LoA issued on 13.09.2 021  | Agreement signed on 1 5.11.2021. | -      |   0    |
|   14 | 4 laning of Mamallapuram- Mugaiyur section of NH- 332 A (Package 1)                                                                             |   31    |   1008.99 | 12-05-2022                 | 22.05.2024                       | -      |   0    |
|   15 | 4 laning of Mugaiyur - Marakkanam section of NH-332 A (Package 2)                                                                               |   31    |    825.94 | LOA issue d on 10.11. 2021 | Agreement signed on 1 1.05.2022  | -      |   0    |
|   16 | 8L of Guduvanchery (Km 38.00) - Maraimalai Nagar (km 42.00) - Singaperumal Koil (47.00) - Chettipuniyam Mahindra city (51.300) Section of NH 45 |   13.3  |    209.32 | 01.04.2021                 | 31.03.2022                       | 42.33% |   5    |
|   17 | 6L of Maduravoyal to Sriperumbudur Section from Km. 13.800 to Km. 37.000 of NH-4 through State Highways Department                              |   23.2  |    463.44 | 14-02-22                   | 13-02-23                         | 16.33% |   0    |
|   18 | 4-laning of sattanathapuram to Nagapattinam section of NH-45 A                                                                                  |   55.76 |   2661.51 | 05.10.2020                 | 04.10.2022                       | 8.30%  |   0    |
|   19 | 4-laning of Puducherry - Poondiyankuppam section of NH-45A                                                                                      |   38    |   1588.4  | 15.11.2021                 | 14.11.2023                       | 18.52% |   8.46 |

|   20 | 4-laning of Viluppuram - Puducherry section of NH-45A                                                                                                                                                                                  |   29.00 |   1322.09 | 25.11.2021                                               | 24.11.2023                                               | 24.65%   | 5.99   |
|------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|-----------|----------------------------------------------------------|----------------------------------------------------------|----------|--------|
|   21 | 4-laning of Poondiyankuppam - Sattanathapuram section of NH-45A                                                                                                                                                                        |   56.8  |   2565.63 | 20.01.2022                                               | 19.01.2024                                               | 8.42%    | 2.01   |
|   22 | Balance works of four lane from km. 43+950 (Thiruvallur Bypass) to km. 61+470 (Veppampattu Bypass) passing through Tannerkulam, Thozur and Sevapet Bypass (17.520kms) of Tirupathi - Tiruttani - Chennai section of NH-205 on EPC mode |   17.52 |    304.88 | Agreement to be signed and appointment date to be given. | Agreement to be signed and appointment date to be given. | -        | -      |
|   23 | Kerala / Tamil Nadu border to Villukuri section from km 43/0 to km 70/250 of NH-47                                                                                                                                                     |   22.29 |   1272.74 | 12.08.2016                                               | 11.08.2018                                               | 78.19%   | 15.88  |
|   24 | Villukuri to Kanyakumari section from km70/250 to km 96/714 of NH-47 and Nagercoil to Kavalkinaru section from km0/0 tokm 16/376 of NH-47B                                                                                             |   37.96 |   1040.56 | 08.07.2016                                               | 07.07.2018                                               | 82.04%   | 30.67  |
|   25 | Vikravandi to Sethiyathopu section of NH - 45C (Pkg I)                                                                                                                                                                                 |   65.96 |   1258.87 | 20.03.2018                                               | 18.03.2020                                               | 42.81%   | 27.60  |
|   26 | Karaikudi - Ramanathapuram section from Km.94/000 to Km.174/000 including 500 mon SH 35                                                                                                                                                |   80    |    652.55 | 01.11.2017                                               | 29.04.2020                                               | 97.00%   | 79.91  |
|   27 | Sethiyathope - Cholapuram section of NH45C (Pkg-II)                                                                                                                                                                                    |   50.48 |   1227.87 | 16.08.2018                                               | 14.08.2020                                               | 63.75%   | 32.00  |
|   28 | Cholapuram-Thanjavur section of NH45C (Pkg- III)                                                                                                                                                                                       |   47.83 |   1176.37 | 06.09.2018                                               | 04.09.2020                                               | 57.22%   | 28.44  |
|   29 | Chettikulam to Natham section of NH-785                                                                                                                                                                                                |   29.39 |    837.61 | 05.11.2018                                               | 03.11.2020                                               | 81.52%   | 25.25  |
|   30 | Madurai - Chettikulam section of NH-785 from Km 0/000 to Km 7/3000                                                                                                                                                                     |    7.3  |    679.98 | 05.11.2018                                               | 03.11.2020                                               | 82.85%   | 7.03   |

|   31 | Balance works of Dindigul - Theni - Kumili section of NH-45E and NH-220                                                                                                                                                                                                                                                                                                 | 44.06   |   365.89 | 09.09.2019   | 08.03.2021   | 95.81%   | 42.86   |
|------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|----------|--------------|--------------|----------|---------|
|   32 | Balance works of Trichy - Karaikudi section of NH- 210, including construction of Trichy bypass on NH-67                                                                                                                                                                                                                                                                | 12.77   |   166.9  | 12.09.2019   | 11.03.2021   | 88.00%   | 12.08   |
|   33 | Natham - Thuvarankurichi section of NH-785E                                                                                                                                                                                                                                                                                                                             | 24.42   |   527.12 | 28.02.2020   | 26.02.2022   | 88.80%   | 23.72   |
|   34 | Melur - Karaikudi section of NH-338, 36 and 383                                                                                                                                                                                                                                                                                                                         | 45.86   |  1103.86 | 16.03.2020   | 15.03.2022   | 24.00%   | 11.30   |
|   35 | Vadipatti - Thamaraipatti section of NH-744A (Madurai Ring Road)                                                                                                                                                                                                                                                                                                        | 29.96   |   833.16 | 16.03.2020   | 15.03.2022   | 19.93%   | 4.02    |
|   36 | Kamalapuram to Oddanchatiram section of NH-209                                                                                                                                                                                                                                                                                                                          | 36.50   |  1051.69 | 21.01.2021   | 20.01.2023   | 35.02%   | 13.71   |
|   37 | Oddanchatiram - Madathukulam section of NH-209                                                                                                                                                                                                                                                                                                                          | 45.38   |  1518.53 | 05.10.2020   | 04.10.2022   | 69.04%   | 34.50   |
|   38 | Madathukulam - Pollachi section of NH-209                                                                                                                                                                                                                                                                                                                               | 50.07   |  1409.38 | 04.12.2020   | 03.12.2022   | 44.80%   | 28.45   |
|   39 | Balance work of 2-L+PS of Nagapattinam - Thanjavur section                                                                                                                                                                                                                                                                                                              | 65.37   |   434.12 | 05.05.2021   | 04.05.2023   | 31.45%   | 33.00   |
|   40 | Additional Structures in KL/TN Border - Kanyakumari from km 43.0 to km 96.714                                                                                                                                                                                                                                                                                           | 10.36   |   653.26 | 16.07.2021   | 15.07.2023   | 0.00%    | 0.00    |
|   41 | Reconstruction of 12 nos Minor bridge at Km 92/10,95/4,98/6, 119/2, 124/4(i),(ii), 130/2, 134/6, 139/4, 139/6(ii), 148/4(i), & 151/2, widening of 2 nos Minor bridges at Km 131/8 & 139/10, Reconstruction of 2 nos pipe culverts at Km 120/2,120/4, construction of retaining wall at Km.120/2, Km 120/4, Km124/4, Km 127/6,Km 130/2, Km 151/2 & construction of dwarf |         |    21.19 | 19.07.17     | 18.11.19     | 83%      | -       |

<!-- image -->

|    | wall and drainage at Km 128/470-128/635 of NH- 208                                                                                                                                                                                                                                                     |       |        |            |            |      |       |
|----|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------|--------|------------|------------|------|-------|
| 42 | Construction of retaining wall at Km 621/2, km.622/10 and km. 627/8 - 628/2, Widening of narrow slab culverts at km.625/4, km.627/8 & km. 627/10 of NH 47                                                                                                                                              | -     |   5.51 | 23.03.18   | 22.12.18   | 70%  | -     |
| 43 | Widening & Strengthening from (i) 2 lane to 2 lane with paved shoulder from km.0/550- 1/100, 5/700-21/070, 21/500-34/200 & 34/870- 38/000 (ii) Strengthening existing 4-lane from km.0/0-0/550, 1/100- 1/780, 2/420-5/700, 21/070-21/500, 34/200- 34/870 & 2 lane from km.1/780-2/420 (Dindigul-Natham | 38.00 | 240.38 | 06.06.19   | 07.12.20   | 99%  | 38    |
| 44 | Strengthening in km 0/380-22/6 of NH 47B                                                                                                                                                                                                                                                               | 20.73 |  18.99 | 02.03.2020 | 01.12.2020 | 100% | 20.73 |
| 45 | Strengthening in Km 600/0-601/0,602/0 - 603/0,616/0 -618/0,619/0 -623/0,627/0 -629/0, 633/0 -634/0,649/0 - 650/0,653/0 -655/0 ofNH 47                                                                                                                                                                  | 12.61 |  10.68 | 02.03.2020 | 01.11.2020 | 100% | 12.61 |
| 46 | Widening existing two lane to four lane including Strengthening the existing carriageway from Km 16/170 - 18/110 including CD works, drainage, interlocking paver-block on NH- 207(New NH-648)                                                                                                         | 1.93  |  13.85 | 26.11.18   | 25.09.19   | 40%  | 0.85  |

|   47 | Construction of Grade Separator at Km.138/2 of NH 234 on EPC Basis                                                                                                                                                     | -     |   19.31 | 08.03.2019   | 07.09.2020   | 100%   | -     |
|------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------|---------|--------------|--------------|--------|-------|
|   48 | Strengthening in Km.599/0-633/0 in selected stretches of NH 47 including the widening of existing two lane at Km.625/0-626/2 into double lane with paved shoulder of NH 47 in the State of Tamilnadu.                  | 13.60 |   15.78 | 20.11.2019   | 19.11.2020   | 100%   | 13.60 |
|   49 | Providing junction improvement in Km95/8, 128/6 & 179/2 and Improvements to accident prone zones at Km 114/0 - 116/0, 117/4 - 117/8, 147/4 - 147/6, 175/6 &202/1 of NH 208 (New NH744) of Kollam - Thirumangalam NH208 | -     |   10.28 | 11.07.19     | 10.06.20     | 100%   | -     |
|   50 | Construction of fly over at Km.15/2 including centre median in between Km.10/6-19/8 and Storm Water Drain in Built up area in selected stretches of NH49 Extension (New NH 85) on EPC contract Basis.                  | -     |   52.04 | 06.11.19     | 05.10.2020   | 85%    | -     |
|   51 | Widening from 2 lane to 4 lane and strengthening the existing carriage way from Km 36/0 -80/0 of Salem - Tirupathur - Vaniyambadi Road (NH - 179 A)                                                                    | 44.00 |  297.55 | 25.11.19     | 24.11.2021   | 98%    | 43.14 |
|   52 | Reconstruction of existing ROB at Km 113/4 and Construction of grade separator at km 113/800 of NH-4 (Chennai - Chittoor- Bangalore road) in Tamil Nadu on Engineering, Procurement & Construction (EPC) mode          | -     |   34.16 | 03.08.2020   | 19.01.2023   | 28%    | -     |
|   53 | Construction High level bridge in the lieu of                                                                                                                                                                          | -     |   26.8  | 21.08.2020   | 10.08.2022   | 35%    | -     |

|    | existing old High level bridge at km 59/8-59/10 of NH 45A (Villupuram - Pondicherry - Nagapattinam road) (2019-2020) across Thenpennai river.                                                                              |       |       |            |            |      |      |
|----|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------|-------|------------|------------|------|------|
| 54 | Construction of grade separator at km 218/6 of NH 67 (New No - 81). (Nagappatinam - Guddalore - Mysore Road) in the State of Tamil Nadu (EPC mode)                                                                         | 0.58  | 30.52 | 28.12.2020 | 21.06.2022 | -    | -    |
| 55 | Widening to Two Lane with Paved shoulders from Km414/4-428/0 and Strengthening from Km 422/0 - 425/0 of NH 67                                                                                                              | 13.60 | 36.48 | 05.10.2020 | 02.06.2022 | 20%  | -    |
| 56 | Widening of Minor Bridge at Km 407/970 & Reconstruction of Slab culvert at Km 408/650 including widening of pipe culvert at Km 403/950 & 408/220, construction of Protective works at Km 403/8,403/10,408/2,408/8 of NH 67 | -     |  7.4  | 15.07.2020 | 11.01.2022 | 100% | -    |
| 57 | Widening to Two lane with Paved shoulders in Km 434/4 - 440/0of NH 67 including construction of Retaining wall, Breast wall and CD works in Ooty - Gudalur Ghat section                                                    | 5.60  | 32.65 | 27.7.2020  | 24.03.2022 | 100% | 5.60 |
| 58 | Widening to Two Lane with Paved shoulders and Strengthening from Km 449/700-456/0 of NH 67 including CD works, protective works                                                                                            | 6.30  | 18.21 | 31.07.2020 | 31.07.2021 | 100% | 6.30 |
| 59 | Construction of grade separator at km 51/2 of NH532 ( Cuddalore - Vridhachalam - Salem road town)                                                                                                                          | 0.93  | 37.34 | 05.02.2021 | 04.08.2022 | 10%  | -    |

|   60 | Widening of Minor bridge at Km 430/10 including construction of Foot path, Strom water drain from Km 429/6 - 431/0 and construction of Footpath at Km 431/0 - 431/900 of NH 67(New NH no-181) including rectification of black spots ID No. TN-(02)-638 & TN-(02)-718 at charring cross and Eye foundation                                                                          |   - |   10.86 | 21.10.2020   | 21.10.2022   | 80%   |   - |
|------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----|---------|--------------|--------------|-------|-----|
|   61 | Widening from Two Lane to Two Lane with Paved shoulders and strengthening from Km 404/7 - 414/4 of NH 67 including CD works and Protective works in between Marapallam and Coonoor ghat section.                                                                                                                                                                                    | 9.7 |   49.04 | 27.11.2020   | 27.11.2022   | 95%   | 9.5 |
|   62 | Widening from 2L+PS to Four Lane from km 51/4- 52/8, 55/9-56/8 & 57/0- 57/8 including construction of centre median at selected stretches of NH 532                                                                                                                                                                                                                                 | 3.1 |   12.12 | 17.12.2020   | 12.12.2021   | 100%  | 3.1 |
|   63 | Construction of Sea Wall at Arichalmunai Roundana in Km 192/700, Widening the Approaches of the Pamban Bridge in Km 156/500 - 157/277 and 159/622 - 160/0, Widening in Km 169/0 - 170/0 & 188/2 - 192/700, Construction of Drain in Km 171/6 - 172/8, and parking bays in Km166/0 - 192/7(near Dr.APJ Abdul Kalam National Memorial, Rameswaram, Dhanushkodi) in NH 49 (NEW NH -87) | 5.5 |   23.64 | 25.09.2020   | 24.03.2022   | 100%  | 5.5 |

<!-- image -->

|   64 | Construction of Flyover at Km.362/790-364/555 of (Nagapattinam - Gudalur - Mysore Road) Periyanaickenpalayam Junction-Coimbatore Outskirt on EPC Basis Contract.                                                                                                                                                                                                             |     - |   99.40 | 24.11.2020   | 25.05.2022   | 68%   | -    |
|------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------|---------|--------------|--------------|-------|------|
|   65 | Widening the DL with paved shoulder upto drain in km 3/2 - 5/0 (Built up area of Madurai city) of NH49 (NEW NH No-87) including way side amenities, construction of drain cum footpath and junction improvements                                                                                                                                                             |  1.8  |   17.23 | 21.12.2020   | 14.02.2022   | 100%  | 1.80 |
|   66 | Providing paved shoulders on both sides from Km 0/0 - 4/0, Widening from 2L to 4L with paved shoulder from Km 4/0-10/0 including drains, culverts and Construction of Service road from Km 0/2-1/2 on LHS in NH210 (New No. NH 336).                                                                                                                                         | 10    |   68    | 12.01.2021   | 01.01.2023   | 40%   | -    |
|   67 | Construction of grade separator at km 144/2 of NH234 (at junction with Tindivanam-Krishnagiri road New NH77)                                                                                                                                                                                                                                                                 |  0.68 |   21.47 | 01.02.2021   | 25.07.2022   | 35%   | -    |
|   68 | Improvements in km 96/0 -99/0, Construction of Retaining wall and Breast wall in selected locations, Improvements to Hair Pin Bends ( 17 nos ) in km 99/0 - 119/0 (Bodimettu Ghat section), Geometric Improvements in km 52/2 and providing bus bay in km 61/6 of NH 49 Extn (New NH -85)) of Madurai - Cochin Road in the State of Tamil Nadu on Engineering, Procurement & |  4.98 |   17.35 | 26.12.2020   | 19.02.2022   | 96%   | 4.98 |

|    | Construction (EPC) Basis Contract                                                                                                                                                                                                                                                                          |       |        |            |            |     |       |
|----|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------|--------|------------|------------|-----|-------|
| 69 | Widening existing 2 lane to 4 lane with paved shoulder including strengthening carriageway from Km 80/0-Km 125/0 of Salem Tirupathur - Vaniyambadi Road of NH-179A.                                                                                                                                        | 45    | 302.62 | 26.02.2021 | 15.02.2023 | 52% | 10.00 |
| 70 | Construction of ROB at km 22/2 of NH 49 Extn (New NH No 85) (Madurai - Cochin road) & Railway chainage in km 19/2-3 in lieu of LC- 17 between Vadapalanji & Usilampatti Railway stations under Sethubharatham project on Engineering, Procurement and Construction (EPC) Basis                             |  1.05 |  59.38 | 22.02.2021 | 21.02.2023 | 63% | -     |
| 71 | contract. Strengthening the existing carriageway in Km 11/0-19/0 including Geometrical improvements, Widening of Minor bridges, Construction of drains , Reconstruction of culverts, Junction improvements, Construction of retaining walls and Breast Wall in Krishnagiri-Kuppam Road NH 219 (New NH 42). |  8    |  20.63 | 11.01.2021 | 10.07.2022 | 65% | 4.22  |

|   72 | Widening from 10m to 12m and strengthening the existing carriageway from Km 0/0-6/0 & Km 8/0-14/0 and widening to multi-lane with strengthening in built -up area from Km 7/0-8/0 & Km 14/0-16/0 including Geometrical improvements, Construction of Drain, Reconstruction of CD works, Junction improvements & Bus bays and Retaining walls and rectification to Black spot at Km 9/4-9/8 in Sharjapur-Bagalur-Hosur road NH-207 (New NH- 648) Junction Improvements at   |   15.00 |   68.07 | 19.01.2021   | 13.07.2022   | 100%   | 15.00   |
|------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|---------|--------------|--------------|--------|---------|
|   73 | km 76/2 of NH 209 (ID No. TN-(02)-234) at Vayalur (Dindigul - Coimbatore - Annur - Sathiyamangalam - Mysore - Bengaluru road).(New NH No.83).                                                                                                                                                                                                                                                                                                                              |    0.85 |    3.94 | 24.02.2021   | 23.08.2021   | 100%   | 0.85    |
|   74 | Permanent Measures for Black spots at km 87/6 - 90/2 of NH49 Extn (New NH No. 85) (Black Spot ID-TN-02-199) in the state of Tamil Nadu.                                                                                                                                                                                                                                                                                                                                    |    2.7  |    7.75 | 09.04.2021   | 04.01.2022   | 90%    | 2.60    |
|   75 | Permanent Measures for Black spots at km 63/8 of NH 49 Extn. (New NH- 85) Black Spot ID-TN- 02-348) (Shanmugasundarapuram junction) (Madurai-                                                                                                                                                                                                                                                                                                                              |    0.54 |    3.64 | 26.02.2021   | 25.08.2021   | 100%   | 0.54    |
|   76 | Cochin road) Permanent measures to improve the Black spot (ID No. TN-(02)-647) at Old Ayakudi Market from km 48/400 - 51/0 of NH 209(Dindigul - Coimbatore - Annur -                                                                                                                                                                                                                                                                                                       |    2.6  |   12.87 | 08.03.2021   | 08.03.2022   | 42%    | -       |

|    | Sathiyamangalam - Mysore - Bengaluru road).                                                                                                                                                                                                                                            |      |       |            |            |      |      |
|----|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------|-------|------------|------------|------|------|
| 77 | Construction of Grade Separator at Kochadai Junction at km 5/10 of NH 49 Extn (New NH. No.85)                                                                                                                                                                                          | 1.19 | 53.95 | 09.04.2021 | 08.04.2023 | 38%  | -    |
| 78 | Construction of ROB and their Approaches at Km 81/800 (Near Kannamangalam) in Lieu of Existing LC No.109A/3T at Railway Km130/23-25 of NH-234 (Mangalore - Villupuram Road) including Land Acquisition on Engineering, Procurement & Construction (EPC) Basis Contract in the State of | 1.1  | 98.55 | -          | 06.06.2023 | -    | -    |
| 79 | Construction of Protective work in Km 0/8 - 1/6 including widening of culvert at km 1/8, 4/6, Construction of Retaining wall and truck lay bay in Ariyalur byepass of NH 226 Extn (New NH No 136)                                                                                      | 2.05 |  8.44 | 09.07.2021 | 08.07.2022 | 45%  | 0.34 |
| 80 | Permanent measures for black spot at km 273/8 of NH-67 and Widening from Double lane to Four lane from Km 273/2 - 274/2 of NH-67                                                                                                                                                       | 1.1  |  3.74 | 05.07.2021 | 04.04.2022 | 100% | 1.10 |
| 81 | Construction of ROB at Km 93/4 of NH 49 Extn. (Madurai - Cochin road) in lieu of LC 85 and Railway Km 89/7-8 in between Theni and Bodi Railway Stations. Under Sethu Bharatham project on EPC Mode.                                                                                    | 0.85 | 45.18 | 29.10.2021 | 24.10.2023 | 5%   | -    |

|   82 | Repair / Rehabilitation including Repainting of Pamban Bridge at Km 157/4 - 159/8 of NH49 (New NH No. 87) in the State of TamilNadu on Engineering Procurement & Construction(EPC)                                                                                                                     |   2.40 |   17.96 | 03.09.2021   | 02.09.2022   | 40%   | -    |
|------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------|---------|--------------|--------------|-------|------|
|   83 | Basis Contract. Construction of ROB at Km 75/8 of NH 49 Extn. (Madurai - Cochin road) in lieu of LC 68 and Railway Km 72/6-7 in between Aundipatti and Theni Railway Stations Under Sethu Bharatham Project on Engineering, Procurement & Construction (EPC) Basis Contract in the state of Tamil Nadu |   1.26 |   92.02 | 29.10.2021   | 28.10.2023   | -     | -    |
|   84 | Widening and Strengthening in Km 64/0-70/0 of NH 49 Extn. (Madurai - Cochin Road) (New No. NH 85)                                                                                                                                                                                                      |   6    |   22.87 | 03.08.2021   | 27.09.2022   | 95%   | 6.00 |
|   85 | Construction of Protective works from km 472/0-474/0 and km 480/0-485/0 (Gudalur Town) including construction of CC drain ad CD works of NH 67.                                                                                                                                                        |   7    |   24.02 | 06.08.2021   | 04.02.2023   | 50%   | -    |
|   86 | Rehabilitation of Major Bridge at Km 186/621- 187/091 in NH-45A (Villupuram - Puducherry - Cuddalore - Chidambaram - Sirkazhi - Nagapattinam Road                                                                                                                                                      |   0.46 |   10.62 | 09.07.2021   | 05.09.2022   | -     | -    |
|   87 | Construction of ROB and their approaches at Km 103/4 near Ettivadi in Lieu of existing level crossing No. 86 of NH- 234 (Mangalore - Villupuram road)                                                                                                                                                  |   1.01 |   64.18 | -            | -            | -     | -    |

|    | including LA on EPC mode                                                                                                                                                                                                                               |       |       |            |            |      |       |
|----|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------|-------|------------|------------|------|-------|
| 88 | Strengthening from Km 390/0 - 391/3 of NH 67 (Km 57/0 - 58/3 of New NH 181), Including Breast wall and Parapet                                                                                                                                         |  1.3  |  2.18 | 11.11.2021 | 10.05.2022 | 100% | 1.30  |
| 89 | Strengthening In km 19/8 - 21/700 , km 22/700 - 36/0 of NH 49 Extn. (Madurai - Cochin road) (New NH 85) I                                                                                                                                              | 15.2  | 38.94 | 20.12.2021 | 20.12.2022 | 90%  | 13.00 |
| 90 | Strengthening in Km93/6 - 111/4 of NH 230 (New NH 85) on Engineering, Procurement & Construction (EPC) Basis Contract in the state of Tamil Nadu.                                                                                                      | 17.8  | 21.55 | -          | -          | -    | -     |
| 91 | Strengthening from Km 153/0 - 160/0 , Km161/4- 163/0(NH 208) New NH 744                                                                                                                                                                                |  8.6  | 12.4  | 30.03.2022 | 29.12.2022 | 58%  | 5.00  |
| 92 | Strengthening In Km 120/484 - 156/984 & Km 169/484 -185/550 of NH 49(New NH No.87)                                                                                                                                                                     | 51.36 | 66.72 | 11.05.2022 | 10.05.2023 | -    | -     |
| 93 | Improvements from Km 91/8-93/7, 95/0-96/0, 96/8-97/2, 97/7-100/0, 114/0-119/560, 120/0 - 130/0, 131/0-132/0, 136/8 - 137/0 ,139/0-141/6, 143/2-153/0 of Kollam - Thirumangalam road NH 208.                                                            | 33.53 | 59.9  | 11.05.2022 | -          | -    | -     |
| 94 | Widening & Strengthening in Km70/0 - 74/0 of NH 49 Extn. (Madurai - Cochin Road) NewNo. NH85including rectification of Black Spot ID No. TN-02-250 (Km 70/200, Thirumalapuram Junction) and ID No. TN- (02)-420 (Km 72/800, Kunnur Bus Stop)onEPC mode |  4    | 11.52 | -          | -          | -    | -     |

|   95 | Strengthening from km 259/6-262/0, 276/4- 279/0,290/0-291/0 & Widening and Strengthening from Km 291/0-292/0 of NH 67 (Km.40/6-47/6, 56/2 -56/6, 70/6 -73/0 of New NH-81) & Strengthening from km 262/0-271/0 , 274/6- 275/2ofNH67 (km 57/4 - 58/0, km 61/6-70/6 of New NH-81)                                                                                                                                              |   16.60 |   25.96 | 07.05.2022   | -          | -   | -   |
|------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|---------|--------------|------------|-----|-----|
|   96 | Strengthening from Km 332/600 - Km 334/0, Km 335/0 - Km 336/4, Km 338/0 - Km 338/6, Km 339/0 - Km 339/8, Km 350/0 - Km 350/560, Km 351/560 -Km 352/320, Km 352/990 - Km 353/860, Km 356/0 - Km 358/700, and Km359/350 - 360/600 of old NH 67 (Km 0/0 - 1/4, Km 2/4 - 3/8, Km5/4 - 6/0, Km6/4 - 7/2, Km17/0 - Km 17/560, Km 18/560 - Km 19/320, Km 19/990 - Km 20/860, Km 23/0 -Km 25/700 and Km 26/350 - Km 27/600 of NH 67 |   10.34 |   23.38 | 07.05.2022   | -          | -   | -   |
|   97 | (New NH 181) Strengthening from Km.237/0-256/0 of NH 209 including reconstruction of minor bridge @ Km.246/2 and Km.244/8 and construction of CD works and protective works.                                                                                                                                                                                                                                                |   19    |   24.31 | 10.06.2022   | 10.10.2023 | -   | -   |
|   98 | Widening to two lane with paved shoulders in km 212/4-222/0 including & Strengthening in km 211/4- 212/4 Reconstruction of Minor Bridge at km                                                                                                                                                                                                                                                                               |   10.6  |   24.29 | 28.04.2022   | 28.08.2023 | -   | -   |

| 212/8 and Construction of Minor Bridge at km. 213/10 of NH 209                                                                                                                                                                                                                                                                                                                                   |       |       |            |            |    |    |
|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------|-------|------------|------------|----|----|
| 99 Strengthening in Km 18/4-46/2 of NH 230 (Madurai - Thondi Road) (New No. NH 85) (Thiruppuvanam - Sivagangai)                                                                                                                                                                                                                                                                                  | 25.81 | 61.63 | 05.05.2022 | 27.10.2023 | -  | -  |
| 100 Permanent rectification measures for identified Black spot (TN-02-278) at Km 244/700- 245/800 (Koonam pattipirivu) of NH 67(New NH no 81) (Nagapattinam Gudalur Mysore Road                                                                                                                                                                                                                  |  1.1  |  5.46 | 24.05.2022 | 21.09.2022 | -  | -  |
| 101 Permanent rectification measures for identified black spots TN-(02)-418, TN -(02)-286, TN -(02)- 285, TN-(02)-484, TN- (02)-485 by permanent remedial measures at km 39/2-39/9(Chathirapatti periyapalam), km 43/4- 44/1 (Mookambikai kovil near), km 60/1 - 60/6(Vandivaikkal), km 62/8-63/8 (Pethanayakkanpatti), km 68/0-68/8 (Sukkamanayakkanpatti) of NH-209 (New NH No.83) on EPC mode |  3.7  | 16.88 | 10.05.2022 | 05.01.2023 | -  | -  |
| 102 Permanent remedial measures (widening the stretches to four lane) to eliminate 7 black spots located in between km 0/400- 10/000 of NH 209 (New NH 83)- (TN-(02)- 547 at Km 1/120 (Ramayanpatty), TN(02) 648 at km 3/600 (Palamrajakkapatty), TN (02)-700 at km 5/790                                                                                                                        |  9.6  | 62.17 | 11.05.2022 | 02.11.2023 | -  | -  |

<!-- image -->

|                                                                     | 345, at Km 6/440 (Muthanampatty), TN (02)-649 at km 7/325 (PSNA College), TN (02)-650 at km 8/270 (Kathirayankulam) and TN (02)-548 at Km 9/270 (Mangarai Pirivu)                                                                                                                                                                                                                                                  |      |       |            |            |     |    |
|---------------------------------------------------------------------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------|-------|------------|------------|-----|----|
| 103                                                                 | Strengthening In Km 90/000 - 96/000 (except from Km.90/000 tom 90/275, Km.92/400 tom 93/00 & 93/069 to 93/920)of NH 49 Extn. (Madurai - Cochin Road) (New NH - 85) including rectification of Black spot ID No.TN-02-651 (Km.91/200, Salaikaliamman Kovil), ID No.TN-02-652 (Km.92/000, Bojan Park), ID No.TN-02-720 (Km.92/400, Kottabomman Statue) and ID No.TN-02-722 (Km.95/400, CPA College)' on Engineering, | 4.27 |  8.61 | -          | -          | -   | -  |
| 104 Elimination of identified blackspot TN-(02)-479                 | 104 Elimination of identified blackspot TN-(02)-479                                                                                                                                                                                                                                                                                                                                                                | 1    |  3.2  | 04.04.2022 | 03.08.2022 | 68% | -  |
| 105 widening to Four lane in km 309/600-313/850, 315/0-318/300 & Km | 105 widening to Four lane in km 309/600-313/850, 315/0-318/300 & Km                                                                                                                                                                                                                                                                                                                                                | 8.75 | 47.45 | -          | -          | -   | -  |

| Bypass stretch of NH 67 on Engineering, procurement & construction (Epc                                                                                                                                                                                                                                                                                                                               |       |       |    |    |    |    |
|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------|-------|----|----|----|----|
| 106 Widening from Two Lane to Four Lane and Improvements of the stretch from Km 370/5 - 373/400 and 374/2 - 375/0 of NH 67.                                                                                                                                                                                                                                                                           | 3.70  | 35.67 | -  | -  | -  | -  |
| 107 Permanent rectification for the Black Spot ID:TN- (02)-680 (Alpet Junction) at Km 59/200-59/600 & 60/100-60/800 and Black Spot ID:TN-(02)-457 (Manjakuppam Clock Tower Junction) at Km 60/800-60/900 by providing widening the existing two lane with paved shoulders to four lane with Center median and Storm water drain including CD works of NH 45A (New No: NH 32)(Villupuram- Pondicherry- | -     |  8.56 | -  | -  | -  | -  |
| Nagapattinam Road) 108 Widening to Two Lane with paved shoulders from Km 456/0 - 463/0 & Km 466/0 - 466/4 and Strengthening from Km 456/0 - 472/0 of NH-67 (New No 181) including widening of minor Bridge at Km 458/8 & Construction of CD works and protective; works on Engineering, Procurement &                                                                                                 | 16.00 | 96.17 | -  | -  | -  | -  |
| Construction 109 Elimination of Identified Blackspot TN - (02) - 076 by permanent Remedial measures at KM 306/4 (Panapalayam Junction) of Old NH 67 (New NH 81)                                                                                                                                                                                                                                       | 2.90  | 10.88 | -  | -  | -  | -  |

| (Coimbatore - Chidambaram Road) on Engineering, Procurement and construction (EPC) Basis Contract in the state of Tamilnadu.                                                                                                                                                                                                                                                                                         |      |       |            |            |    |    |
|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------|-------|------------|------------|----|----|
| 110 Elimination of Identified Blackspots TN-(02)-492, TN-(02)-491, TN-(02)- 609, TN-(02)-490 by Permanent Remedial Measures at km 55/075 (Thimmarasanaickanur Junction), km 58/225, (Subbulapuram Junction), km 59/875 (Aundipatti Check post), km 62/200 (Sakkampatti Ramar Tea stall) of NH 49 Extn (New NH No.85) including CD Works on Engineering, Procurement & Construction (EPC) Basis Contract under Annual | 3.30 | 16.09 | -          | -          | -  | -  |
| 111 Construction of Additional Culverts at km 178/900, 186/050,187/10 & 200/040 of NH 234 (New NH No.38) (Mangalore-Venkatairi- Kottah-Pernampet- Gudiyatham-Katpadi- Vellore-Polur- Tiruvannamalai- Villupuram Road) in                                                                                                                                                                                             | -    |  3.35 | 23.06.2022 | 22.12.2022 | -  | -  |
| State of Tamil Nadu 112 Widening from Km 0/0 - 0/6 and Strengthening from Km 0/0 - 9/0 including Reconstruction of culverts, Widening of culverts, Construction of Drains and Bus Lay By in Krishnagiri - Kuppam Road NH-219 (New NH- 42)                                                                                                                                                                            | 9.00 | 16.07 | -          | -          | -  | -  |

<!-- image -->

| 113 Strengthening 340/450 - Km (Service road Ramandhapuram Sungam Flyover) NH 67 (km 10/070 of New in the state of on Item rate contract   | from Km 342/870 of - of Old 7/650 - NH 181) Tamilnadu                                                                                                                                                                                                                                            |    2.42 |     4.04 | -   | -   | -   | -    |
|--------------------------------------------------------------------------------------------------------------------------------------------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|----------|-----|-----|-----|------|
| 114                                                                                                                                        | basis Strengthening from km 48/500 to 93/600 (excluding from km 54/400 - 55/050, km 56/750 - 57/400, km 63/025 -63/875 and km 66/950 - 67/650) of NH 230 (New NH 85) on Engineering, Procurement & Construction (EPC) basis Contract under NH (O) Annual Plan 2021-22 in the state of Tamil Nadu |   42.25 |    73.31 | -   | -   | -   | -    |
|                                                                                                                                            | Total                                                                                                                                                                                                                                                                                            | 2210    | 43935    |     |     |     | 1023 |

*****