Lok Sabha Question No. 3180 (UNSTARRED), answered on 2021-12-16
Subject: Expansion of Metro Rail Projects
Ministry: HOUSING AND URBAN AFFAIRS
Asked by: Sumalatha Ambareesh, D.K. Suresh

## GOVERNMENT OF INDIA MINISTRY OF HOUSING AND URBAN AFFAIRS

## UNSTARRED QUESTION NO. 3180 TO BE ANSWERED ON DECEMBER 16, 2021 EXPANSION OF METRO RAIL PROJECTS

NO. 3180. SHRIMATI SUMALATHA AMBAREESH: SHRI D.K SURESH:

Will the Minister of HOUSING AND URBAN AFFAIRS be pleased to state:

- (a) the present status of expansion works of various metro rail projects in the country including the metro projects in Karnataka State;
- (b) the details of expansion plans awaiting approval from the Union Government for various metro rail projects in the country;
- (c) the target and schedule of completion of these projects in the
- country including Karnataka, project and State-wise; and
- (d) the total funds earmarked and spent for the Metro projects in the country during the last three years, Statelyear-wise?

## ANSWER

THE MINISTER OF STATE IN THE

## MINISTRY OF HOUSING AND URBAN AFFAIRS

(SHRI KAUSHAL KISHORE)

- (a) The present status of expansion works of various metro rail projects in the country, including the metro  projects in Karnataka, along with the targetedlexpected date of completion, is given in Annexure [.
- (b) & (c) Urban transport, which is an integral part of urban development, is a state subject\_ Hence, respective State Governments are responsible for initiating, developing and funding urban transport infrastructure including metro rail projects: As per Metro Rail Policy2017, the Central Government considers financial assistance for such projects in cities or urban agglomerates, based on feasibility of the proposal and  availability of resources, as and when posed by the concerned State GovernmentIUnion Territory (UT): The details of proposals received from various State GovernmentsIUnion Territories (UTs) for implementation of Metro RaillMetroLitelMetroNeo/Regional Rapid Transit System (RRTS) projects, along with expected date of completion, are given in Annexure II.

(d) The details of funds allocated and released for various metro projects in the country during the last three years, Statelyear-wise; are given in Annexure III\_

*****

ANNEXURE REFERRED TO IN REPLY TO PART (a) UNSTARRED QUESTION NO 3180 FOR ANSWER ON

OF EXPANSION WORKS OF METRO IN THE COUNTRY, INCLUDING THE METRO PROJECTS KARNATAKA, ALONG WITH THE TARGETEDIEXPECTED DATE COMPLETION

Annexure OF THE LOK SABHA RAIL IN OF

16.12.2021 REGARDING EXPANSION OF METRO RAIL PROJECTS PRESENT STATUS VARIOUS PROJECTS

| Sr No   | StatelUt   | Name of Project                                                                                          | Physical Progress in % (As on 30.11.2021)   | Targetedl Expected Date of Completion   | Remarks                                                 |
|---------|------------|----------------------------------------------------------------------------------------------------------|---------------------------------------------|-----------------------------------------|---------------------------------------------------------|
|         | Delhi      | Delhi Metro Extension from Dwarka Sector 21 to India International Convention & Expo Centre (ICC) Dwarka | 83.00                                       | March, 2022                             | Deposit Work funded by DPIIT, Mlo Commerce & Industries |
| 2.      | Delhi      | Delhi Metro Phase IV (03 Priority Corridors)                                                             | 19.02                                       | March, 2025                             | 50:50 Joint Venture of Government                       |
| 3       | Bihar      | Patna Metro Rail Project                                                                                 | 1.60                                        | February, 2024                          | 50:50 Joint Venture of Government                       |
| 4.      | Karnataka  | Bangalore Metro Rail Project Phase                                                                       | 60.00                                       | March, 2025                             | 50:50 Joint Venture of Government                       |
| 5.      | Karnataka  | Bangalore Metro Rail Project Phase 2A & 2B                                                               | Preliminary Works are in progress:          | June, 2026                              | 50:50 Joint Venture of Government                       |
| 6.      | Gujarat    | Ahmedabad Metro Rail Project Phase                                                                       | 80.50                                       | June, 2022                              | 50:50 Joint Venture of Government                       |
|         | Gujarat    | Ahmedabad Metro Rail Project Phase                                                                       | 6.50                                        | Dec, 2023                               | 50:50 Joint Venture of Government                       |

| 8   |                           | Surat Metro Rail Project        | 3.45                 | March, 2024                                                        | India and State                                                                                                 |
|-----|---------------------------|---------------------------------|----------------------|--------------------------------------------------------------------|-----------------------------------------------------------------------------------------------------------------|
| 9   | Bhopal Metro Rail Project | 2.03                            | 2025 May,            | Government                                                         |                                                                                                                 |
| 10_ | Bhopal Metro Rail Project | Indore Metro Rail Project       | 1.02 2025 May,       | Government                                                         |                                                                                                                 |
| 11_ | Uttar Pradesh             | Kanpur Metro Rail Project       | 40.00 November, 2024 | Government                                                         |                                                                                                                 |
| 12. | Uttar Pradesh             | Agra Metro Rail Project         | 17.00 December, 2025 | Government                                                         |                                                                                                                 |
| 13. | Maharasht ra              | Mumbai Metro                    | March, 2023          | Government                                                         |                                                                                                                 |
| 14. | Maharasht ra              | Nagpur Metro Rail Project Phase | 97.60 December, 2021 | Government                                                         |                                                                                                                 |
| 15_ | Maharasht ra              | Pune Metro Rail Project Phase   | 65.00 December, 2022 | Government                                                         |                                                                                                                 |
| 16. | Maharasht ra              | Pune Metro Line                 | 0.50 March, 2025     |                                                                    | Public Private Partnership Mode                                                                                 |
| 17. | Maharasht ra              | Mumbai Metro Line 2A            | 98.60 March, 2022    | June, 2024 February, 2024 2024 October, 2024 2024 March, 2022 2024 | State Sector Projects being implemented by Mumbai Metropolitan Region Development Authority (MMRDA) Implemented |
|     | Maharasht ra              | Mumbai Metro Line 2B            | 13.00                | June, 2024 February, 2024 2024 October, 2024 2024 March, 2022 2024 | State Sector Projects being implemented by Mumbai Metropolitan Region Development Authority (MMRDA) Implemented |
| 19  | Maharasht ra              | Mumbai Metro Line 4             | 33.00                | June, 2024 February, 2024 2024 October, 2024 2024 March, 2022 2024 | State Sector Projects being implemented by Mumbai Metropolitan Region Development Authority (MMRDA) Implemented |
| 20. | Maharasht ra              | Mumbai Metro Line 4A            | 20.36 February,      | June, 2024 February, 2024 2024 October, 2024 2024 March, 2022 2024 | State Sector Projects being implemented by Mumbai Metropolitan Region Development Authority (MMRDA) Implemented |
|     | Maharasht ra              | Mumbai Metro Line 5             | 42.00                | June, 2024 February, 2024 2024 October, 2024 2024 March, 2022 2024 | State Sector Projects being implemented by Mumbai Metropolitan Region Development Authority (MMRDA) Implemented |
| 22. | Maharasht ra              | Mumbai Metro Line 6             | 39.00 February,      | June, 2024 February, 2024 2024 October, 2024 2024 March, 2022 2024 | State Sector Projects being implemented by Mumbai Metropolitan Region Development Authority (MMRDA) Implemented |
|     | Maharasht ra              | Mumbai Metro                    | 98.20                | June, 2024 February, 2024 2024 October, 2024 2024 March, 2022 2024 | State Sector Projects being implemented by Mumbai Metropolitan Region Development Authority (MMRDA) Implemented |
| 24. | Maharasht ra              | Mumbai Metro Line 9(ZA)         | 23.00 October,       | June, 2024 February, 2024 2024 October, 2024 2024 March, 2022 2024 | State Sector Projects being implemented by Mumbai Metropolitan Region Development Authority (MMRDA) Implemented |
| 25. | Maharasht ra              | Navi Mumbai Metro Line 1        | 74.00 December, 2022 | by City and Industrial Development Corporation                     | (CIDCO)                                                                                                         |

| 26.   | Kerala      | Kochi Metro Rail Project Phase 1A                                           | 72.00                              | June, 2022                                                                                                                                                                                                                                                                                                                                                       | The proposals received from concerned State Govts are not approved for central financial assistance_ yet   |
|-------|-------------|-----------------------------------------------------------------------------|------------------------------------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------------------------------------------------------------------------------------------------------|
|       | Kerala      | Kochi Metro Rail Project Phase 2                                            | Preparatory works are in progress: | 4 years from date of sanction                                                                                                                                                                                                                                                                                                                                    | The proposals received from concerned State Govts are not approved for central financial assistance_ yet   |
| 28.   | Tamil Nadu  | Chennai Metro Rail Project Phase II                                         | Preliminary works started:         | 6 years from date of sanction                                                                                                                                                                                                                                                                                                                                    | The proposals received from concerned State Govts are not approved for central financial assistance_ yet   |
| 29.   | West Bengal | Kolkata Metro East-West Corridor                                            | 91.5                               | Ministry of Railway has informed that Completion of any railway project depends On various factors like quick land acquisition by State Government forest clearance by officials of forest department, shifting of infringing utilities, statutory clearances from various authorities, geological and topographic condition of area, law and order situation in | Funded by Mlo Railways 74% & Mlo Housing and Urban Affairs 26%                                             |
| 30.   | West Bengal | Nopara Barasat via Bimabandar Metro Project                                 | 23.00                              | Ministry of Railway has informed that Completion of any railway project depends On various factors like quick land acquisition by State Government forest clearance by officials of forest department, shifting of infringing utilities, statutory clearances from various authorities, geological and topographic condition of area, law and order situation in | Implemented by Ministry of Railways                                                                        |
| 31.   | West Bengal | Joka-Binoy Bandal Dinesh Bagh via Majerhat including Joka-Diamond Park (MM) | 30.00                              | Ministry of Railway has informed that Completion of any railway project depends On various factors like quick land acquisition by State Government forest clearance by officials of forest department, shifting of infringing utilities, statutory clearances from various authorities, geological and topographic condition of area, law and order situation in | Implemented by Ministry of Railways                                                                        |
| 32.   | West Bengal | Baranagar- Barrackpur- Dakshineshwa r-Const of Metro Railway                | 22.00                              | Ministry of Railway has informed that Completion of any railway project depends On various factors like quick land acquisition by State Government forest clearance by officials of forest department, shifting of infringing utilities, statutory clearances from various authorities, geological and topographic condition of area, law and order situation in | Implemented by Ministry of Railways                                                                        |
| 33.   | West Bengal | Dum Dum Airport to New Garia via Rajarhat (32 km) (RVNL)                    | 59.00                              | Ministry of Railway has informed that Completion of any railway project depends On various factors like quick land acquisition by State Government forest clearance by officials of forest department, shifting of infringing utilities, statutory clearances from various authorities, geological and topographic condition of area, law and order situation in | Implemented by Ministry of Railways                                                                        |

|    |                     |                                                   | the area of the project site, number working months in a year for particular site due to climatic conditions, etc. and all these factors affect the completion time of the project: Hence, target date of completion for these projects cannot be ascertained at this stage   |                                                                      |
|----|---------------------|---------------------------------------------------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------------------------------------------------------------|
| 34 | Delhi Uttar Pradesh | Delhi-Meerut Regional Rapid Transit System (RRTS) | March, 2025                                                                                                                                                                                                                                                                   | Implemented by National Capital Region Transport Corporation (NCRTC) |

Annexure II

ANNEXURE REFERRED TO IN REPLY TO PART (b) & (c) OF THE LOK SABHA UNSTARRED QUESTION NO 3180 FOR ANSWER ON 16.12.2021 REGARDING EXPANSION OF METRO RAIL PROJECTS

DETAILS OF PROPOSALS RECEIVED FROM VARIOUS STATE GOVERNMENTSIUNION TERRITORIES (UTs) FOR IMPLEMENTATION OF METRO RAILIMETROLITEIMETRONEOIREGIONAL RAPID TRANSIT SYSTEM (RRTS) PROJECTS, ALONG WITH EXPECTED DATE OF COMPLETION

| Sr No   | StatelUt      | Name Metro Rail Project                                   | Proposed Length (in Km)   | Expected Date of Completion                  |
|---------|---------------|-----------------------------------------------------------|---------------------------|----------------------------------------------|
|         | Delhi         | Delhi Metro Phase IV (Balance 03 corridors)               | 43.677                    | 5 years from the date of start of work       |
| 2       | Maharashtra   | Nagpur Metro Phase                                        | 43.80                     | 5 years from the date_of_approval            |
| 3.      | Maharashtra   | Nashik MetroNeo                                           | 33.00                     | 4 years from the date_of_approval            |
| 4       | Maharashtra   | Pune Metro Phase 1A                                       | 4.413                     | 4 years from date of approval                |
| 5.      | Maharashtra   | Thane Internal Ring Project                               | 28.80                     | 5 years from the date of approval            |
| 6       | Kerala        | Kochi Metro Phase 1A                                      | 2.00                      | June, 2022                                   |
| 7.      | Kerala        | Kochi Metro Phase                                         | 11.20                     | 4 years from date of sanction                |
| 8       | Uttar Pradesh | Extension of Noida Metro from Sector 51 to Knowledge Park |                           | 38 months from the date of sanction          |
| 9       | Uttar Pradesh | Gorakhpur MetroLite                                       | 15.14                     | 4 years from date of sanction                |
| 10.     | Jammu         | MetroLite in Jammu                                        | 23.00                     | March, 2026                                  |
|         | Kashmir       | MetroLite in Srinagar                                     | 25.00                     | March, 2026                                  |
|         | Tamil Nadu    | Chennai Metro Phase                                       | 118.9                     | 6 years from date of sanction of the project |

|   13. | Delhi, Haryana, Rajasthan   | Delhi-SNB Regional Rapid Transit System (RRTS)     |   107.00 | 6 years from date of sanction of the project_   |
|-------|-----------------------------|----------------------------------------------------|----------|-------------------------------------------------|
|    14 |                             | SNB Regional Rapid Transit System (RRTS)           |    33.3  | 5 years from date of sanction of the project    |
|    15 | Delhi, Haryana              | Delhi-Panipat Regional Rapid Transit System (RRTS) |   103.02 | 6 years from date of sanction of the project    |

Annexure

ANNEXURE REFERRED TO IN REPLY TO PART (d) OF THE LOK SABHA UNSTARRED QUESTION NO 3180 FOR ANSWER ON 16.12.2021 REGARDING EXPANSION OF METRO RAIL PROJECTS

DETAILS OF FUNDS ALLOCATED AND RELEASED FOR VARIOUS METRO PROJECTS IN THE COUNTRY DURING THE LAST THREE YEARS, STATEIYEAR-WISE

|              |                                                        | Funds Allocated/Released in the form of Equity, Subordinate Debt (SD) and Pass Through Assistance_ (PTA) (in % Crore)   | Funds Allocated/Released in the form of Equity, Subordinate Debt (SD) and Pass Through Assistance_ (PTA) (in % Crore)   | Funds Allocated/Released in the form of Equity, Subordinate Debt (SD) and Pass Through Assistance_ (PTA) (in % Crore)   | Funds Allocated/Released in the form of Equity, Subordinate Debt (SD) and Pass Through Assistance_ (PTA) (in % Crore)   | Funds Allocated/Released in the form of Equity, Subordinate Debt (SD) and Pass Through Assistance_ (PTA) (in % Crore)   | Funds Allocated/Released in the form of Equity, Subordinate Debt (SD) and Pass Through Assistance_ (PTA) (in % Crore)   |
|--------------|--------------------------------------------------------|-------------------------------------------------------------------------------------------------------------------------|-------------------------------------------------------------------------------------------------------------------------|-------------------------------------------------------------------------------------------------------------------------|-------------------------------------------------------------------------------------------------------------------------|-------------------------------------------------------------------------------------------------------------------------|-------------------------------------------------------------------------------------------------------------------------|
| State UT     | Projects                                               | Allocatio n under RE 2018- 19                                                                                           | Actual Release 2018-19                                                                                                  | Allocatio n under RE 2019- 20                                                                                           | Actual Release 2019-20                                                                                                  | Allocatio n under RE 2020- 21                                                                                           | Actual Release 2020-21                                                                                                  |
| NCT of Delhi | Delhi Metro Rail Project                               | 2,864.92                                                                                                                | 2,864.92                                                                                                                | 2,702.18                                                                                                                | 2,702.18                                                                                                                | 20.00                                                                                                                   | 20.00                                                                                                                   |
| Tamil Nadu   | Chennai Metro Rail Project Phase-1 including extension | 906.37                                                                                                                  | 906.37                                                                                                                  | 1,380.4                                                                                                                 | 1,380.4                                                                                                                 | 51.00                                                                                                                   | 51.00                                                                                                                   |
| Karnataka    | Bangalore Metro Rail Project Phase 1, 2                | 1,387.00                                                                                                                | 987.00                                                                                                                  | 3,405.68                                                                                                                | 3,405.68                                                                                                                | 1,858.00                                                                                                                | 1,858.00                                                                                                                |
| Maharashtra  | Mumbai Metro Rail Project Line 3                       | 3,596.40                                                                                                                | 3,596.40                                                                                                                | 4,409.11                                                                                                                | 4,409.11                                                                                                                | 1,375.00                                                                                                                | 1,375.00                                                                                                                |
| Maharashtra  | Nagpur Metro Rail Project                              | 1,807.15                                                                                                                | 1,807.15                                                                                                                | 1,859.03                                                                                                                | 1,859.03                                                                                                                | 371.85                                                                                                                  | 371.85                                                                                                                  |
| Maharashtra  | Pune Metro Rail Project                                | 619.00                                                                                                                  | 419.00                                                                                                                  | 2,003.86                                                                                                                | 2,003.86                                                                                                                | 300.00                                                                                                                  | 300.00                                                                                                                  |
| Kerala       | Kochi Metro Rail Project                               | 58.68                                                                                                                   | 58.68                                                                                                                   |                                                                                                                         |                                                                                                                         |                                                                                                                         |                                                                                                                         |
| Gujarat      | Ahemdaba d Metro Project Phase-1 & 2                   | 1,687.00                                                                                                                | 1,687.00                                                                                                                | 1,667.26                                                                                                                | 1,667.26                                                                                                                | 892.74                                                                                                                  | 892.74                                                                                                                  |

|                         | Surat Metro Rail Project                                                                                                                              |                                             |                                             |                                             |                                             | 100.00                                      | 100.00                                      |
|-------------------------|-------------------------------------------------------------------------------------------------------------------------------------------------------|---------------------------------------------|---------------------------------------------|---------------------------------------------|---------------------------------------------|---------------------------------------------|---------------------------------------------|
| Madhya Pradesh          | Bhopal Metro Rail Project                                                                                                                             |                                             |                                             | 146.07                                      | 146.07                                      |                                             |                                             |
| Madhya Pradesh          | Indore Metro Rail Project                                                                                                                             |                                             |                                             | 99.16                                       | 99.16                                       |                                             |                                             |
| Bihar                   | Patna Metro Rail Project                                                                                                                              |                                             |                                             | 50.00                                       | 50.00                                       | 163.00                                      | 163.00                                      |
| Uttar Pradesh           | Kanpur Metro Rail Project                                                                                                                             |                                             |                                             | 78.11                                       | 78.11                                       | 1,136.00                                    | 1,136.00                                    |
| Uttar Pradesh           | Agra Metro Rail Project                                                                                                                               |                                             |                                             | 57.83                                       | 57.83                                       | 216.00                                      | 216.00                                      |
| Uttar Pradesh           | Noida- Greater Noida Metro Rail Project                                                                                                               | 115.00                                      | 115.00                                      | 168.00                                      | 168.00                                      |                                             |                                             |
| Uttar Pradesh           | Lucknow Metro Project                                                                                                                                 | 1,873.08                                    | 1,873.08                                    |                                             |                                             |                                             |                                             |
| Delhi and Uttar Pradesh | Delhi- Ghaziabad -Meerut Regional Rapid Transit System (RRTS)                                                                                         | 659.00                                      | 100.00                                      | 824.25                                      | 824.25                                      | 2,487.40                                    | 2,487.40                                    |
| West Bengal             | Metro Rail Projects in Kolkata (including Ministry of Railways Kolkata last 3 years on these projects is ? 6,735.14 Crores: East-West Metro Corridor) | has informed that the total expenditure for | has informed that the total expenditure for | has informed that the total expenditure for | has informed that the total expenditure for | has informed that the total expenditure for | has informed that the total expenditure for |