Lok Sabha Question No. 2601 (UNSTARRED), answered on 2023-03-16
Subject: Development of Udaipur-Ahmedabad Highway
Ministry: ROAD TRANSPORT AND HIGHWAYS
Asked by: Arjunlal Meena

## GOVERNMENT OF INDIA

## MINISTRY OF ROAD TRANSPORT AND HIGHWAYS

LOK SABHA UNSTARRED QUESTION NO. 2601 ANSWERED ON 16 TH  MARCH, 2023

## DEVELOPMENT OF UDAIPUR-AHMEDABAD HIGHWAY

## 2601. SHRI ARJUN LAL MEENA:

Will the Minister of ROAD TRANSPORT AND HIGHWAYS सड़क परिवहन औि िाजमार्ग मंत्री

be pleased to state:

- (a) the present status of construction work of six lane National Highway (NH) from Udaipur to Ahmedabad along with the funds allocated and spent thereon so far;
- (b) the  time  by  which  the  construction  work  of  said  NH  is  likely  to  be completed;
- (c) the number of over bridges and under bridges likely to be constructed on this section, location-wise along with the funds allocated for the purpose so far; and
- (d) the name of agency which is executing the construction work of said NH?

## ANSWER

## THE MINISTER OF ROAD TRANSPORT AND HIGHWAYS (SHRI NITIN JAIRAM GADKARI)

- (a) & (b) The  status  of  the  stretch  from  Udaipur-Ahmedabad  National Highway (NH) is as under:
- (i) The stretch of six laning of Udaipur-Ratanpur-Shamlaji section of NH-8 from km 284.400 to km 401.200 was completed on 31.05.2021. The total project cost (TPC) of the project was Rs. 2088 crore.
- (ii) The work of six laning of Shamlaji to Mota-Chiloda section from km 401.200 to km 494.410 (length is 93.210 km) of NH-8 in the State of Gujarat has been taken up and is targeted to complete by June, 2023. Out of total value of work of Rs. 1361 crore, Rs. 1191.29 crore has been spent on the project till date.

(iii)   The  provisional  completion  certificate  for  the  stretch  of  sixlaning from existing km 494.410 (Design Chainage 540.595 Chiloda) to existing km 509.550 (Design Chainage 555.905 Naroda) of NH-8 in the State of Gujarat (length is 15.310 km) was issued on 26.03.2021. This project is targeted to complete by 30.04.2023. Out of total value of work of Rs.394.21 crore, Rs. 388.76 crore has been spent till date.

- (c) The details of bridges are attached at Annexure. No separate fund was allocated for construction of bridge/structures and they are taken up as part of the project.
- (d) The  construction  agencies  employed  for  the  Udaipur-Ahmedabad stretch is given as below:

| Stretch                    | Name of the Agency                      |
|----------------------------|-----------------------------------------|
| Udaipur-Ratanpur- Shamlaji | M/s. Udaipur Tollway Limited            |
| Shamlaji-Mota-Chiloda      | M/s Shamlaji Expressway Private Limited |
| Chiloda-Naroda             | M/s KCC Buildcon Private Limited        |

ANNEXURE  REFERRED  TO  IN  REPLY  TO  PART  (c)  OF  LOK  SABHA UNSTARRED  QUESTION  NO.  2601  ANSWERED  ON  16 TH  MARCH,  2023 ASKED  BY  SHRI  ARJUN  LAL  MEENA  REGARDING  ' DEVELOPMENT  OF UDAIPUR-AHMEDABAD HIGHWAY '

| Udaipur-Ratanpur-Shamlaji   | Udaipur-Ratanpur-Shamlaji   | Udaipur-Ratanpur-Shamlaji   | Udaipur-Ratanpur-Shamlaji   |
|-----------------------------|-----------------------------|-----------------------------|-----------------------------|
| Sr.No.                      | Chainage                    | Type of Structure           | Status                      |
| 1                           | 333.800                     | PUP                         | Completed                   |
| 2                           | 334.816                     | PUP                         | Completed                   |
| 3                           | 336.750                     | PUP                         | Completed                   |
| 4                           | 338.775                     | PUP                         | Completed                   |
| 5                           | 342.442                     | PUP                         | Completed                   |
| 6                           | 345.767                     | PUP                         | Completed                   |
| 7                           | 348.135                     | PUP                         | Completed                   |
| 8                           | 349.665                     | VUP                         | Completed                   |
| 9                           | 351.744                     | PUP                         | Completed                   |
| 10                          | 355.940                     | PUP                         | Completed                   |
| 11                          | 358.262                     | PUP                         | Completed                   |
| 12                          | 361.130                     | VUP                         | Completed                   |
| 13                          | 362.515                     | PUP                         | Completed                   |
| 14                          | 364.580                     | PUP                         | Completed                   |
| 15                          | 365.920                     | Flyover                     | Completed                   |
| 16                          | 368.125                     | PUP                         | Completed                   |
| 17                          | 370.875                     | PUP                         | Completed                   |
| 18                          | 373.000                     | PUP                         | Completed                   |
| 19                          | 374.570                     | PUP                         | Completed                   |
| 20                          | 378.120                     | PUP                         | Completed                   |
| 21                          | 382.030                     | Flyover                     | Completed                   |
| 22                          | 384.526                     | VUP                         | Completed                   |
| 23                          | 386.626                     | PUP                         | Completed                   |
| 24                          | 388.980                     | PUP                         | Completed                   |
| 25                          | 392.130                     | PUP                         | Completed                   |
| 26                          | 395.467                     | VOP                         | Completed                   |
| 27                          | 400.328                     | Flyover                     | Completed                   |
| 28                          | 402.535                     | PUP                         | Completed                   |
| 29                          | 405.915                     | PUP                         | Completed                   |
| 30                          | 408.494                     | VUP                         | Completed                   |
| 31                          | 410.500                     | PUP                         | Completed                   |
| 32                          | 411.935                     | PUP                         | Completed                   |
| 33                          | 413.845                     | PUP                         | Completed                   |
| 34                          | 415.045                     | PUP                         | Completed                   |
| 35                          | 416.390                     | PUP                         | Completed                   |
| 36                          | 419.475                     | VUP                         | Completed                   |
| 37                          | 422.880                     | Flyover                     | Completed                   |

| 38                    | 430.407               | PUP                   | Completed             |
|-----------------------|-----------------------|-----------------------|-----------------------|
| 39                    | 432.865               | PUP                   | Completed             |
| 40                    | 435.130               | PUP                   | Completed             |
| 41                    | 438.740               | PUP                   | Completed             |
| 42                    | 443.650               | VUP                   | Completed             |
| 43                    | 443.990               | VUP                   | Completed             |
| 44                    | 445.894               | Flyover               | Completed             |
| Shamlaji-Mota-Chiloda | Shamlaji-Mota-Chiloda | Shamlaji-Mota-Chiloda | Shamlaji-Mota-Chiloda |
| Sr.No.                | Chainage              | Type of Structure     | Status                |
| 1                     | 447+803               | LVUP                  | Completed             |
| 2                     | 450+070               | LVUP                  | Completed             |
| 3                     | 456+065               | VUP                   | Completed             |
| 4                     | 458+415               | LVUP                  | Completed             |
| 5                     | 463+905               | LVUP                  | Completed             |
| 6                     | 466+460               | Flyover               | Completed             |
| 7                     | 469+123               | VUP                   | Completed             |
| 8                     | 474+177               | LVUP                  | Completed             |
| 9                     | 478+275               | Flyover               | Completed             |
| 10                    | 480+652               | LVUP                  | Completed             |
| 11                    | 486+204               | LVUP                  | Completed             |
| 12                    | 488+984               | LVUP                  | Under construction    |
| 13                    | 493+942               | Flyover               | Under construction    |
| 14                    | 496+425               | Flyover               | Completed             |
| 15                    | 497+365               | VUP                   | Completed             |
| 16                    | 501+168               | LVUP                  | Completed             |
| 17                    | 502+700               | LVUP                  | Completed             |
| 18                    | 504+919               | VUP                   | Completed             |
| 19                    | 508+773               | LVUP                  | Completed             |
| 20                    | 510+442               | CUP                   | Completed             |
| 21                    | 512+284               | Flyover               | Under construction    |
| 22                    | 513+946               | VUP                   | Completed             |
| 23                    | 520+583               | VUP                   | Completed             |
| 24                    | 524+241               | Flyover               | Completed             |
| 25                    | 527+040               | VUP                   | Completed             |
| 26                    | 530+409               | VUP                   | Completed             |
| 27                    | 531+205               | Flyover               | Completed             |
| 28                    | 533+486               | LVUP                  | Under construction    |
| 29                    | 536+400               | VUP                   | Completed             |
| 30                    | 538+730               | LVUP                  | Completed             |
| 31                    | 456+946               | ROB                   | Under construction    |
| 32                    | 468+068               | ROB                   | Under construction    |
| Chiloda-Naroda        | Chiloda-Naroda        | Chiloda-Naroda        | Chiloda-Naroda        |
| Sr.No.                | Chainage              | Type of Structure     | Status                |

|   1 | 540+950   | Flyover      | Completed   |
|-----|-----------|--------------|-------------|
|   2 | 542+668   | LVUP         | Completed   |
|   3 | 544+199   | LVUP         | Completed   |
|   4 | 546+625   | Fly over     | Completed   |
|   5 | 548+977   | Fly over     | Completed   |
|   6 | 551+202   | Minor Bridge | Completed   |
|   7 | 551+274   | VUP          | Completed   |
|   8 | 553+768   | Minor Bridge | Completed   |
|   9 | 553+799   | Major Bridge | Completed   |
|  10 | 555+335   | Flyover      | Completed   |

PUP -Pedestrian Underpass VUP -Vehicular Underpass VOP -Vehicular Overpass LVUP -CUP -Cattle Underpass

Light Vehicular Underpass ROB -Road Over Bridge *****