Lok Sabha Question No. 3898 (UNSTARRED), answered on 2023-03-23
Subject: Power Projects
Ministry: POWER
Asked by: Kalaben Mohanbhai Delkar

## GOVERNMENT OF INDIA MINISTRY OF POWER LOK SABHA UNSTARRED QUESTION NO. 3898

## ANSWERED ON 23.03.2023

## POWER PROJECTS

†3898. SHRIMATI DELKAR KALABEN MOHANBHAI:

Will the Minister of POWER be pleased to state:

- (a) whether  several  power  projects  are  lagging  behind  from  its  scheduled start time in various parts of the country;

(b) if so, the reasons therefor and the details of the under construction power projects in  various parts  of  the  country,  State/UT-wise  including  Maharashtra;

(c) the total amount incurred on these projects and the reasons for pendency of these projects; and

- (d) the steps taken by the Government to complete these projects in various States including Maharashtra, State-wise?

## A N S W E R

THE MINISTER OF POWER AND NEW & RENEWABLE ENERGY

(SHRI R.K. SINGH)

(a) to (c) :   As on 28.02.2023, there were 41 No. hydro electric projects (above 25  MW)  totaling  to  17803.5  MW  which  are  under  implementation  in  various States/UTs (including Maharashtra) of the country. The state-wise list of these projects including time overrun and  total amount  incurred  are  given  at Annexure-I.

As on 28.02.2023, there were 18 under construction thermal power projects in the country. The details including time overrun and the total amount incurred till 28-02-2023 are given at Annexure-II.

The  main  reasons  for  delay  in  completion  of  Hydro  and  Thermal projects are as under:

-  Contractual Issues
-  Lack of readiness of railway line / Railway sidings
-  Delay in supply by equipment manufacturers
-  Delay in land acquisitions
-  Disruption of work due to local issues
-  Litigations
-  Delay due to change in design
-  Geological surprises in case of hydro projects

………2.

(d) : The following steps have been taken by the Government to ensure timely completion of power projects:-

- (i) The  Central  Electricity  Authority  (CEA)  monitors  the  progress  of  under construction  power  projects  through  site  visits  and  interaction  with  the developers & other stakeholders. CEA holds review meetings periodically with the developers and other stakeholders to identify and resolve issues critical for commissioning of Projects.
- (ii) Regular reviews are also undertaken in Ministry of Power (MoP) to identify the  constraints  and  facilitate  faster  resolution  of  Inter-Ministerial  and other outstanding issues.
- (iii) In  case  of  Central  Power  Sector  Undertakings  (CPSU's)  projects,  the project  implementation  parameters  /  milestones  are  incorporated  in  the annual MoU signed between respective CPSU's and MoP and the same are monitored  during  the  Quarterly  Performance  Review  (QPR)  meetings  of CPSU's and other meetings held in MoP/CEA.
- (iv) Various matters related with project implementation are being taken up with  State  Government/District  Administration  for  expeditious  resolution of issues.

**********

## ANNEXURE REFERRED TO IN REPLY TO PARTS (a) TO (c) OF UNSTARRED QUESTION NO.   3898 ANSWERED IN THE LOK SABHA ON 23.03.2023

**************

## DETAILS OF TIME OVERRUN OF UNDER DEVELOPMENT HYDRO ELECTRIC PROJECTS (ABOVE 25 MW) - STATE-WISE (As on 28.02.2023)

| Sl. No   | Project Name/(I.C.)/ Executing Agency                  | Unit No.                   | Cap. (MW)                           | Org. Comm. Sched.                                                                                        | Ant. Comm. Sched.                                                                                        | Time overrun (months)   | Latest/Ant. Cost (Rs. in Crores) (Price Level)   | Expenditure incurred (in Rs. crores)   |
|----------|--------------------------------------------------------|----------------------------|-------------------------------------|----------------------------------------------------------------------------------------------------------|----------------------------------------------------------------------------------------------------------|-------------------------|--------------------------------------------------|----------------------------------------|
| 1        | 2                                                      | 3                          | 4                                   | 5                                                                                                        | 6                                                                                                        | 7                       | 8                                                | 9                                      |
|          | Andhra Pradesh                                         |                            |                                     |                                                                                                          |                                                                                                          |                         |                                                  |                                        |
| 1        | Polavaram (12x80 = 960 MW) APGENCO / Irr. Deptt., A.P. | 1 2 3 4 5 6 7 8 9 10 11 12 | 80 80 80 80 80 80 80 80 80 80 80 80 | 2016-17 2016-17 2016-17 2016-17 2016-17 2016-17 2017-18 2017-18 2017-18 2017-18 2017-18 2017-18 (Mar'18) | 2024-25 2024-25 2024-25 2024-25 2025-26 2025-26 2025-26 2025-26 2025-26 2025-26 2025-26 2025-26 (Mar,26) | 96                      | 5338.95 (2016-17 PL) (Power Component)           | 737.52                                 |
| 2        | Pinnapuram (4x240+2x120 MW) M/s Greenko                | 1 2 3 4 5 6                | 240 240 240 240 120 120             | 2024-25 2024-25 2024-25 2024-25 2024-25 2024-25 (Mar'25)                                                 | 2024-25 2024-25 2024-25 2024-25 2024-25 2024-25 (Mar'25)                                                 | Nil                     | 6465.22 (Feb'2021 PL)                            | 4780.26                                |

|    | Arunachal Pradesh                                   |                            |                                                 |                                                                                                          |                                                                                                           |     |                  |          |
|----|-----------------------------------------------------|----------------------------|-------------------------------------------------|----------------------------------------------------------------------------------------------------------|-----------------------------------------------------------------------------------------------------------|-----|------------------|----------|
| 3  | Subansiri Lower (8x250 = 2000 MW) NHPC              | 1 2 3 4 5 6 7 8            | 250 250 250 250 250 250 250 250                 | 2009-11 2009-11 2009-11 2009-11 2009-11 2009-11 2009-11 2009-11 (Sep'10)                                 | 2023-24 2023-24 2023-24 2023-24 2024-25 2024-25 2024-25 2024-25 (Jun'24)                                  | 165 | 19992.43 (01/20) | 17627.04 |
| 4  | Dibang Multipurpose Project (12x240 = 2880 MW) NHPC | 1 2 3 4 5 6 7 8 9 10 11 12 | 240 240 240 240 240 240 240 240 240 240 240 240 | 2031-32 2031-32 2031-32 2031-32 2031-32 2031-32 2031-32 2031-32 2031-32 2031-32 2031-32 2031-32 (Feb'32) | 2031-32 2031-32 2031-32 2031-32 2031-32 2031-32 2031-32 2031-32 2031-32 2031-32 2031-32 2031-32 (Feb'32)) | NIL | 31876.39 (05/21) | 2091.30  |
|    | Assam                                               |                            |                                                 |                                                                                                          |                                                                                                           |     |                  |          |
| 5  | Lower Kopili (2x55+2x2.5+1x5 =120MW)                | 1 2 3 4 5                  | 55 55 5 2.5 2.5                                 | 2024-25 2024-25 2024-25 2024-25 2024-25 (Jun'24)                                                         | 2024-25 2024-25 2024-25 2024-25 2024-25 (March'25)                                                        | 9   | 1795 (2021)      | 759.44   |
|    | Himachal Pradesh                                    |                            |                                                 |                                                                                                          |                                                                                                           |     |                  |          |
| 6  | Parbati - II (4x200 = 800 MW) NHPC                  | 1 2 3 4                    | 200 200 200 200                                 | 2009-10 2009-10 2009-10 2009-10 (Sept'09)                                                                | 2023-24 2023-24 2023-24 2023-24 (Mar,24)                                                                  | 174 | 11134.54 (07/22) | 10452.38 |

| 7   | Uhl-III (3x33.33 = 100 MW) BVPCL                                                                                           | 1 2 3     | 33.33 33.33 33.33   | 2006-07 2006-07 2006-07 (Mar'07)                         | 2024-25 2024-25 2024-25 (Dec,24)                         | 213   | 2400 (2022)       |   2391.66 |
|-----|----------------------------------------------------------------------------------------------------------------------------|-----------|---------------------|----------------------------------------------------------|----------------------------------------------------------|-------|-------------------|-----------|
| 8   | Shongtom Karcham (3x150 = 450 MW) HPPCL                                                                                    | 1 2 3     | 150 150 150         | 2016-17 2016-17 2016-17 (Mar'17)                         | 2026-27 2026-27 2026-27 (Nov,26)                         | 115   | 2807.83 (07/11)   |   1665.9  |
| 9*  | Tangnu Romai-I (2x22 = 44 MW) TRPGPL                                                                                       | 1 2       | 22 22               | 2014-15 2014-15 (Jun'14)                                 | 2027-28 2027-28 (subject to re-start of works(4 years))  | 165   | 641.89 (2018)     |    329.36 |
| 10  | Tidong-I 2x50 =100 MW NSL Tidong (w.e.f. 04.09.2018 Statkraft India Pvt. Ltd. Has acquired the 100% equity in the project) | 1 2 3     | 50 50 50            | 2021-22 2021-22 (Oct'21) New Developer                   | 2023-24 2023-24 (Dec'23)                                 | 26    | 1850.00 (06/2018) |   1421.2  |
| 11  | Kutehr 3x80=240 MW JSW Energy (Kutehr) Ltd                                                                                 | 1 2 3     | 80 80 80            | 2024-25 2024-25 2024-25 (Nov'24)                         | 2025-26 2025-26 2025-26 (Nov'25)                         | 12    | 2879 (03/2019)    |   1510.68 |
| 12  | Luhri Hydro Electric Project Stage-I (2X 80+2X25 MW = 210 MW)                                                              | 1 2 3 4   | 80 80 25 25         | 2025-26 2025-26 2025-26 (Jan'26)                         | 2025-26 2025-26 2025-26 (Jan'26)                         | NIL   | 1810.56 (05/20)   |   1029.15 |
| 13  | Dhaulasidh (SJVN) 2x 33=66MW Hamirpur/ Kangra                                                                              | 1 2       | 33 33               | 2025-26 2025-26 (Nov'25)                                 | 2025-26 2025-26 (Nov'25)                                 | NIL   | 687.97 (05/2020)  |    358.9  |
| 14  | Sunni Dam (SJVN) 4x 73+1x73+1x17=382 MW                                                                                    | 1 2 3 4 5 | 73 73 73 73 73 17   | 2027-28 2027-28 2027-28 2027-28 2027-28 2027-28 (Mar'28) | 2027-28 2027-28 2027-28 2027-28 2027-28 2027-28 (Mar'28) | Nil   | 2614.51 (Mar'21)  |    310.65 |

| 15   | Chanju-III (3x16 = 48 MW) HPPCL          | 1 2 3     | 16 16 16           | 2027-28 2027-28 2027-28 (Jun'27)                 | 2027-28 2027-28 2027-28 (Jun'27)                         | Nil   | 418.57 (01/15)                   | 43.71   |
|------|------------------------------------------|-----------|--------------------|--------------------------------------------------|----------------------------------------------------------|-------|----------------------------------|---------|
|      | Govt. of UT of J&K                       |           |                    |                                                  |                                                          |       |                                  |         |
| 16   | Pakal Dul (4x250= 1000 MW) CVPPL         | 1 2 3 4   | 250 250 250 250    | 2020-21 2020-21 2020-21 2020-21 (Apr'20)         | 2025-26 2025-26 2025-26 2025-26 (July'25)                | 63    | 8112.12 (03/13)                  | 2845.12 |
| 17   | Parnai 3x12.5= 37.5 MW JKSPDC            | 1 2 3     | 12.5 12.5 12.5     | 2017-18 2017-18 2017-18 (Jan'18)                 | 2024-25 2024-25 2024-25 (Jun,24)                         | 77    | 640.86 (Completion cost)         | 315.92  |
| 18*  | Lower Kalnai 2x24= 48 MW JKSPDC          | 1 2       | 24 24              | 2017-18 2017-18 (Sep'17)                         | 2026-27 2026-27 (subject to re-start of works (4 years)) | 114   | 576.87 (12/12) (Completion cost) | 87.94   |
| 19   | Kiru (4x156=624 MW) CVPPL                | 1 2 3 4   | 156 156 156 156    | 2023-24 2023-24 2023-24 2023-24 (Aug,23)         | 2025-26 2025-26 2025-26 2025-26 (July,25)                | 23    | 4287.59 (07/18)                  | 963.70  |
| 20   | Ratle (4x205+1x30) = 850 MW RHPPL / NHPC | 1 2 3 4 5 | 205 205 205 205 30 | 2025-26 2025-26 2025-26 2025-26 2025-26 (Feb'26) | 2025-26 2025-26 2025-26 2025-26 2025-26 (May'26)         | 3     | 5281.94 (11/18)                  | 210.68  |
| 21   | Kwar (4x135=540 MW) CVPPL                | 1 2 3 4   | 135 135 135 135    | 2026-27 2026-27 2026-27 2026-27 (Nov'2026)       | 2026-27 2026-27 2026-27 2026-27 (Nov'2026)               | Nil   | 4526.12 (Sep.'20)                | 311.65  |
|      | Kerala                                   |           |                    |                                                  |                                                          |       |                                  |         |
| 22   | Pallivasal 2x30 = 60 MW KSEB             | 1 2       | 30 30              | 2010-11 2010-11 (Mar'11)                         | 2023-24 2023-24 (June,23)                                | 147   | 550.00 (2018)                    | 485.54  |

| 23   | Thottiyar (1x30+1x10)= 40MW KSEB                             | 1 2                  | 30 10                         | 2012-13 2012-13 (Apr'12)                                                                 | 2023-24 2023-24 (June,23)                                         | 134   | 280 (2018)                          | 143.14   |
|------|--------------------------------------------------------------|----------------------|-------------------------------|------------------------------------------------------------------------------------------|-------------------------------------------------------------------|-------|-------------------------------------|----------|
| 24   | Mankulam (2x20)= 40MW KSEB                                   | 1 2                  | 20 20                         | 2026-27 2026-27 (May 26)                                                                 | 2026-27 2026-27 (May 26)                                          | Nil   | 600 (08/22)                         | 65       |
|      | Madhya Pradesh                                               |                      |                               |                                                                                          |                                                                   |       |                                     |          |
| 25*  | Maheshwar (10x40 = 400 MW) SMHPCL                            | 1 2 3 4 5 6 7 8 9 10 | 40 40 40 40 40 40 40 40 40 40 | 2001-02 2001-02 2001-02 2001-02 2001-02 2001-02 2001-02 2001-02 2001-02 2001-02 (Mar'02) | 2027-28 (subject to re-start of works(Two years)                  | 312   | 6793 (2016-17)                      | 5443     |
|      | Maharashtra                                                  |                      |                               |                                                                                          |                                                                   |       |                                     |          |
| 26*  | Koyna Left Bank PSS 2x40 = 80 MW WRD, Maha                   | 1 2                  | 40 40                         | 2014-15 2014-15 (Oct'14)                                                                 | 2027-28 (subject to re-start of works (4 years)                   | 161   | 379.78 (2014)                       | 165.39   |
|      | Punjab                                                       |                      |                               |                                                                                          |                                                                   |       |                                     |          |
| 27   | Shahpurkandi 3x33+3x33+1x8 =206 MW, Irrigation Deptt. &PSPCL | 1 2 3 4 5 6 7        | 33 33 33 33 33 33 8           | 2015-16 2015-16 2015-16 2015-16 2015-16 2015-16 2015-16 (Mar,16)                         | 2024-25 2024-25 2024-25 2024-25 2024-25 2024-25 2024-25 (Aug, 24) | 101   | 2368.55 (02/2018) (Power Component) | 2109.67  |

|     | Sikkim                                                                                                                           |         |                   |                                                     |                                                                                    |        |                  |         |
|-----|----------------------------------------------------------------------------------------------------------------------------------|---------|-------------------|-----------------------------------------------------|------------------------------------------------------------------------------------|--------|------------------|---------|
| 29* | Lanco Teesta Hydro Power Ltd. (LTHPL) (Project taken over by NHPC w.e.f. 08.03.2019) Bhasmey (2x25.5 =51 MW) Gati Infrastructure | 3 4 1 2 | 125 125 25.5 25.5 | 2023-24 2023-24 (March'24) 2012-13 2012-13 (Jun'12) | 2025-26 2025-26 (July,25) 2027-28 2027-28 (subject to re-start of works (3 years)) | 16 189 | 746.01 (03/18)   | 353     |
| 30  |                                                                                                                                  |         |                   | 2023-24                                             | 2024-25 2024-25 2024-25 (Aug'24)                                                   |        |                  |         |
|     | Rangit-IV HE Project (3X40 = 120 MW) NHPC                                                                                        | 1 2 3   | 40 40 40          | 2023-24 2023-24 (March'24)                          |                                                                                    | 5      | 938.29 (10/19)   | 461.41  |
| 31* | Rangit-II 2x33= 66 MW Sikkim Hydro Power Ltd.                                                                                    | 1 2     | 33 33             | 2015-16 2015-16 (Apr'15)                            | 2027-28 2027-28 (subject to re-start of works(2-½ years))                          | 155    | 496.44 (2011-12) | 126.83  |
| 32* | Panan 4x75= 300 MW Himagiri Hydro Energy Pvt. Ltd.                                                                               | 1 2 3 4 | 75 75 75 75       | 2018-19 2018-19 2018-19 2018-19                     | 2028-29 2028-29 2028-29 2028-29 (subject to re-start of works(4-½ years)           | 120    | 2675.00 (2020)   | 156     |
|     | Tamil Nadu                                                                                                                       |         |                   |                                                     |                                                                                    |        |                  |         |
| 33  | Kundah PSP (Phase-I, Phase-II & Phase-III) (4x125=500 MW) TANGEDCO                                                               | 1 2 3 4 | 125 125 125 125   | 2021-22 2021-22 2021-22 2021-22 (Aug,21)            | 2024-25 2024-25 2024-25 2024-25 (Dec,24)                                           | 40     | 3401 (2014)      | 1004.23 |
|     | Uttartakhand                                                                                                                     |         |                   |                                                     |                                                                                    |        |                  |         |
| 34* | Lata Tapovan (3x57 = 171 MW) NTPC                                                                                                | 1 2 3   | 57 57 57          | 2017-18 2017-18 2017-18 (Aug'17)                    | 2028-29 2028-29 2028-29 (subject to re-start of works(4 years))                    | 139    | 1527.00 (07/12)  | 149.93  |

| 35   | Tapovan Vishnughad (4x130 = 520 MW) NTPC          | 1 2 3 4   | 130 130 130 130   | 2012-13 2012-13 2012-13 2012-13 (Mar'13)   | 2024-25 2024-25 2024-25 2024-25 (Dec'24)                | 141   | 7700 (09/22)                    | 5722.77   |
|------|---------------------------------------------------|-----------|-------------------|--------------------------------------------|---------------------------------------------------------|-------|---------------------------------|-----------|
| 36   | Tehri PSS (4x250 = 1000 MW) THDC                  | 1 2 3 4   | 250 250 250 250   | 2015-16 2015-16 2015-16 2015-16 (Feb'16)   | 2022-23 2023-24 2023-24 2023-24 (Dec'23)                | 94    | 6439.60 (10/22)                 | 5203.32   |
| 37   | Naitwar Mori (2x30 = 60 MW) SJVNL                 | 1 2       | 30 30             | 2021-22 2021-22 (Dec'21)                   | 2023-24 2023-24 (May'-23)                               | 17    | 1272.29                         | 1190.26   |
| 38   | Vishnugad Pipalkoti (4x111 = 444 MW) THDC         | 1 2 3 4   | 111 111 111 111   | 2013-14 2013-14 2013-14 2013-14 (Jun'13)   | 2024-25 2024-25 2024-25 2024-25 (Mar'25)                | 141   | 3860.35 (02/19)                 | 2912.40   |
| 39   | Lakhwar Multipurpose project (3x100=300 MW) UJVNL | 1 2 3     | 100 100 100       | 2028-29 2028-29 2028-29 (Nov. 28)          | 2028-29 2028-29 2028-29 (Nov. 28)                       | Nil   | 1074.16-Power component (07/18) |           |
| 40*  | Phata Byung (2x38 = 76 MW), LANCO                 | 1 2       | 38 38             | 2012-13 2012-13 (Jun'12)                   | 2025-26 2025-26 (subject to re-start of works(3 years)) | 165   | 1132 (09/16)                    | 1263      |
|      | West Bengal                                       |           |                   |                                            |                                                         |       |                                 |           |
| 41   | Rammam-III (3x40= 120 MW)                         | 1 2 3     | 40 40 40          | 2019-20 2019-20 2019-20 (Sep'19)           | 2026-27 2026-27 2026-27 (Sept,26)                       | 84    | 1381.84 (09/14)                 | 851.78    |

* Construction is held-up.

***************

ANNEXURE-II

## ANNEXURE REFERRED IN REPLY TO PARTS (a) TO (c) OF UNSTARRED QUESTION NO. 3898 ANSWERED IN THE LOK SABHA ON 23.03.2023

**************

## Details of time overrun of under construction Thermal Power Projects

## As on 28-02-2023

| Sl. No.                   | Project's name / Developer            | STATE UNIT                    | CAPACITY (MW)   | ORIGINAL TRIAL RUN DATE   | ANTICIPATED TRIAL RUN DATE   | TIME OVER- RUN           | LATEST ESTIMATED COST (Cr)   |   Total Exp. incurred (Cr) |
|---------------------------|---------------------------------------|-------------------------------|-----------------|---------------------------|------------------------------|--------------------------|------------------------------|----------------------------|
| 1                         | Dr. Narla Tata Rao TPS St-V (APGENCO) | Andhra Pradesh U-1            | 800             | Apr-19                    | Jun-23                       | 4 yr, 1 mth              | 7586.67                      |                    7533.14 |
| 2                         | Barh STPP-I Bihar                     | U-2                           | 660             | Dec-10                    | Mar-23                       | 12 yr, 3 mth             | 21312.11                     |                   20675.7  |
| 2                         | (NTPC)                                | U-3                           | 660             | Oct-11                    | Jun-24                       | 12 yr, 8 mth             | 21312.11                     |                   20675.7  |
| 3                         | Buxar TPP Bihar                       | U-1                           | 660             | May-23                    | Dec-23                       | 0 yr, 6 mth              | 10439.09                     |                    7197.06 |
| 3                         | (SJVN)                                | U-2                           | 660             | Sep-23                    | Mar-24                       | 0 yr, 5 mth              | 10439.09                     |                    7197.06 |
| 4                         | North Karanpura Jharkhand             | U-2                           | 660             | Dec-18                    | Nov-23                       | 4 yr, 11 mth             | 15389.42                     |                   14084    |
| 4                         | STPP (NTPC)                           | U-3                           | 660             | Jun-19                    | Jun-24                       | 5 yr, 0 mth              | 15389.42                     |                   14084    |
| 5                         | Patratu STPP Jharkhand                | U-1                           | 800             | Jan-22                    | Jul-24                       | 2 yr, 6 mth              | 18668                        |                   10317    |
| 5                         | Patratu STPP Jharkhand                | U-2                           | 800             | Jul-22                    | Dec-24                       | 2 yr, 5 mth              | 18668                        |                   10317    |
| 5                         | (PVUNL)                               | U-3                           | 800             | Jan-23                    | Mar-25                       | 2 yr, 2 mth              | 18668                        |                   10317    |
| 6                         | Bhusawal TPS (MAHAGENCO) Maharashtra  | U-6                           | 660             | May-22                    | Jul-23                       | 1 yr, 1 mth              | 4550.97                      |                    4017.46 |
| 6                         | Talcher TPP,                          | U-1                           | 660             | Nov-26                    | Nov-26                       | 0 yr, 0 mth              | 4550.97                      |                    4017.46 |
| 7                         | St- Odisha                            |                               |                 |                           |                              |                          | 11843.75                     |                     321.27 |
| 7                         | III (NTPC)                            | U-2                           | 660             | May-27                    | May-27                       | 0 yr, 0 mth              | 11843.75                     |                     321.27 |
| 8                         | Telangana STPP St- I Telangana        | U-1                           | 800             | May-20                    | Mar-23                       | 2 yr, 10 mth 2 yr, 7 mth | 10997.7                      |                   10076.8  |
| 8                         | (NTPC)                                | U-2                           | 800             | Nov-20                    | Jun-23                       |                          | 10997.7                      |                   10076.8  |
| 9 Ennore SCTPP (TANGEDCO) | Tamil Nadu                            | U-1                           | 660             | Nov-17                    | Jul-24                       | 6 yr, 7 mth              | 9800                         |                    5982.12 |
| 9 Ennore SCTPP (TANGEDCO) | Tamil Nadu                            | U-2                           | 660             | Jan-18                    | Sep-24                       | 6 yr, 7 mth              | 9800                         |                    5982.12 |
| 10                        | North Chennai TPP St-III Tamil Nadu   | U-1                           | 800             | Apr-19                    | Sep-23                       | 4 yr,4 mth               | 8722.86                      |                    7700.67 |
| 11                        | Stage I                               |                               | 660             | Mar-21                    | Jun-24                       | 3 yr, 2 mth              | 13076.705                    |                    7700.67 |
|                           | Udangudi STPP Tamil Nadu              | U-1                           | 660             | Jan-21                    | Mar-24                       |                          |                              |                    7494.64 |
|                           | (TANGEDCO)                            | U-2                           |                 |                           |                              | 3 yr, 3 mth              |                              |                    7494.64 |
| 12                        | Telangana                             | U-1                           | 800             | Oct-21                    | Dec-23                       | 2 yr, 2 mth 2 yr, 3 mth  | 29965.48                     |                   20046.2  |
| 12                        | Telangana                             | U-2 U-3                       | 800 800         | Oct-21 Jun-22             | Dec-23 Sep-24                | 2 yr, 2 mth              | 29965.48                     |                   20046.2  |
| 12                        | Telangana                             | U-4                           | 800             | Jun-22                    | Aug-24                       | 2 yr, 2 mth              | 29965.48                     |                   20046.2  |
| 12                        | Telangana                             | U-5                           | 800             | Oct-22                    | Nov-24                       | 2 yr, 1 mth              | 29965.48                     |                   20046.2  |
| Ghatampur TPP (NUPPL)     | Uttar Pradesh                         | U-1                           | 660             | May-20                    | Jul-23                       | 3 yr, 1 mth              | 17237.8                      |                   14730.5  |
| Ghatampur TPP (NUPPL)     | Uttar Pradesh                         | U-2                           | 660             | Nov-20                    | Oct-23                       | 2 yr, 10 mth             | 17237.8                      |                   14730.5  |
| Ghatampur TPP (NUPPL)     | Uttar Pradesh                         | U-3                           | 660             | May-21                    | Dec-23                       | 2 yr, 6 mth              | 17237.8                      |                   14730.5  |
| 14                        | Khurja SCTPP Uttar Pradesh            | U-1                           | 660             | Jul-23                    | Feb-24                       | 0 yr, 7 mth              | 11089.42                     |                    6413.56 |
| 14                        | (THDC)                                | U-2                           | 660             | Jan-24                    | Aug-24                       | 0 yr, 7 mth              | 11089.42                     |                    6413.56 |
| 15                        | Jawaharpur Uttar Pradesh              | U-1                           | 660             | Dec-20                    | Jun-23                       | 2 yr, 5 mth              | 10566.27                     |                    9838.12 |
| 15                        | STPP (UPRVUNL)                        | U-2                           | 660             | Apr-21                    | Dec-23                       | 2 yr, 7 mth              | 10566.27                     |                    9838.12 |
| 16                        | Obra-C STPP Uttar                     | U-1                           | 660             | Dec-20                    | Jun-23                       | 2 yr, 5 mth              | 10416                        |                    8358.09 |
| 17                        | (UPRVUNL) Panki TPS Extn. (UPRVUNL)   | Pradesh U-2 Uttar Pradesh U-1 | 660 660         | Apr-21 Sep-21             | Jan-24 Jan-24                | 2 yr, 8 mth 2 yr, 3 mth  | 5816.7                       |                    4563.57 |
| 18                        | Sagardighi Thermal Power Plant Ph-III | West Bengal U-1               | 660             | Jan-24                    | Sep-24                       | 0 yr, 8 mth              | 4567.316                     |                    1233.66 |

*************