Lok Sabha Question No. 230 (STARRED), answered on 2021-03-10
Subject: Railway Projects in Maharashtra
Ministry: RAILWAYS
Asked by: Shrikant Eknath Shinde, Vinayak Bhaurao Raut

## GOVERNMENT OF INDIA MINISTRY OF RAILWAYS

## LOK SABHA STARRED QUESTION NO. 230

## TO BE ANSWERED ON 10.03.2021

## RAILWAY PROJECTS IN MAHARASHTRA

- *230.   DR. SHRIKANT EKNATH SHINDE: SHRI VINAYAK RAUT:

Will the Minister of RAILWAYS be pleased to state:

- (a) the details of new railway projects that were announced for Maharashtra during the last three years;
- (b) the  number  of  projects,  out  of  these,  commissioned  so  far  and  the budgetary allocations made for the same;
- (c) the  status  of  those  projects  which  have  not  been  commissioned  and the time by when these would be commissioned;
- (d) the number of new trains announced and commissioned during the last three  years  which  originate  from  Maharashtra  along  with  the  details thereof; and
- (e) the number of new railway tracks laid or being laid in Maharashtra with special  reference  to  Nandurbar,  Jalgaon,  Ahmednagar,  Thane  and Kolhapur region during the said period along with the details of their progress?

## ANSWER

MINISTER OF RAILWAYS, COMMERCE & INDUSTRY AND CONSUMER AFFAIRS, FOOD & PUBLIC DISTRIBUTION

(SHRI PIYUSH GOYAL)

- (a) to (e):   A Statement is laid on the Table of the House.

*****

STATEMENT  REFERRED  TO  IN  REPLY  TO  PARTS  (a)  TO  (e)  OF  STARRED QUESTION NO. 230 BY DR. SHRIKANT EKNATH SHINDE AND SHRI VINAYAK RAUT  TO  BE  ANSWERED  IN  LOK  SABHA  ON  10.03.2021  REGARDING RAILWAY PROJECTS IN MAHARASHTRA

(a) and (b):    Railway Projects are sanctioned Zonal Railway-wise and not Region-wise /  State-wise  as  Indian  Railways'  network  span  across  various State boundaries.  However, details of New line, Gauge Conversion, Doubling and  Railway  Electrification  projects    falling  fully/partly  in  the  State  of Maharashtra included in Budget during the last three years and current year i.e. 2017-18, 2018-19, 2019-20 and 2020-21 are as under:

## 1.  New line, Gauge Conversion and Doubling:

| S.No.   | Name of Project                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                   | Year of inclusion in Pink Book                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                    | Length (in km)                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                    | Cost ( ` in Cr.)                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                  | Outlay for year 2020-21 ( ` in Cr.)                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                               |
|---------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| (A)     | NEW LINES:                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                        |                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                   |                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                   |                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                   |                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                   |
| 1.      | Jeur-Ashti                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                        | 2017-18                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                           | 78                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                | 1101                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                              | 0.0001                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                            |
|         | Status: Project was included in Budget subject to requisite Government approvals. As per Detailed Project Report (DPR), cost of the project is ` 1101 crore with Rate of Return (RoR) (-) 2.04%. Project involves acquisition of 310 Ha. land costing ` 115 crore. Project also involves construction of 2 tunnels having total length of 1 km. DPR has been examined in Railway Board and Government of Maharashtra has been requested to provide land free of cost and share 50% cost of the project. Consent of State Government has not been received so far. | Status: Project was included in Budget subject to requisite Government approvals. As per Detailed Project Report (DPR), cost of the project is ` 1101 crore with Rate of Return (RoR) (-) 2.04%. Project involves acquisition of 310 Ha. land costing ` 115 crore. Project also involves construction of 2 tunnels having total length of 1 km. DPR has been examined in Railway Board and Government of Maharashtra has been requested to provide land free of cost and share 50% cost of the project. Consent of State Government has not been received so far. | Status: Project was included in Budget subject to requisite Government approvals. As per Detailed Project Report (DPR), cost of the project is ` 1101 crore with Rate of Return (RoR) (-) 2.04%. Project involves acquisition of 310 Ha. land costing ` 115 crore. Project also involves construction of 2 tunnels having total length of 1 km. DPR has been examined in Railway Board and Government of Maharashtra has been requested to provide land free of cost and share 50% cost of the project. Consent of State Government has not been received so far. | Status: Project was included in Budget subject to requisite Government approvals. As per Detailed Project Report (DPR), cost of the project is ` 1101 crore with Rate of Return (RoR) (-) 2.04%. Project involves acquisition of 310 Ha. land costing ` 115 crore. Project also involves construction of 2 tunnels having total length of 1 km. DPR has been examined in Railway Board and Government of Maharashtra has been requested to provide land free of cost and share 50% cost of the project. Consent of State Government has not been received so far. | Status: Project was included in Budget subject to requisite Government approvals. As per Detailed Project Report (DPR), cost of the project is ` 1101 crore with Rate of Return (RoR) (-) 2.04%. Project involves acquisition of 310 Ha. land costing ` 115 crore. Project also involves construction of 2 tunnels having total length of 1 km. DPR has been examined in Railway Board and Government of Maharashtra has been requested to provide land free of cost and share 50% cost of the project. Consent of State Government has not been received so far. |
| 2.      | Phaltan-Pandharpur                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                | 2017-18                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                           | 105                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                               | 1153                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                              | 0.0003                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                            |
|         | Status: Project was included in Budget subject to requisite approvals. As per Detailed Project Report (DPR) the cost of project is ` 1153 crore with Rate of Return (RoR) of (-) 3%. Land for major portion of project was acquired in pre-independence period. However, additional land measuring 174 Ha. is required at a cost                                                                                                                                                                                                                                  | Status: Project was included in Budget subject to requisite approvals. As per Detailed Project Report (DPR) the cost of project is ` 1153 crore with Rate of Return (RoR) of (-) 3%. Land for major portion of project was acquired in pre-independence period. However, additional land measuring 174 Ha. is required at a cost                                                                                                                                                                                                                                  | Status: Project was included in Budget subject to requisite approvals. As per Detailed Project Report (DPR) the cost of project is ` 1153 crore with Rate of Return (RoR) of (-) 3%. Land for major portion of project was acquired in pre-independence period. However, additional land measuring 174 Ha. is required at a cost                                                                                                                                                                                                                                  | Status: Project was included in Budget subject to requisite approvals. As per Detailed Project Report (DPR) the cost of project is ` 1153 crore with Rate of Return (RoR) of (-) 3%. Land for major portion of project was acquired in pre-independence period. However, additional land measuring 174 Ha. is required at a cost                                                                                                                                                                                                                                  | Status: Project was included in Budget subject to requisite approvals. As per Detailed Project Report (DPR) the cost of project is ` 1153 crore with Rate of Return (RoR) of (-) 3%. Land for major portion of project was acquired in pre-independence period. However, additional land measuring 174 Ha. is required at a cost                                                                                                                                                                                                                                  |

| S.No.   | Name of Project                                                                                                                                                                                                                                                                                                                                                                                                                  | Year of inclusion in Pink Book                                                                                                                                                                                                                                                                                                                                                                                                   | Length (in km)                                                                                                                                                                                                                                                                                                                                                                                                                   | Cost ( ` in Cr.)                                                                                                                                                                                                                                                                                                                                                                                                                 | Outlay for year 2020-21 ( ` in Cr.)                                                                                                                                                                                                                                                                                                                                                                                              |
|---------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|         | DPR has been examined in Railway Board and Government of Maharashtra has been requested to provide land free of cost and share 50% cost of the project. Consent of State Government has not been received so far.                                                                                                                                                                                                                | DPR has been examined in Railway Board and Government of Maharashtra has been requested to provide land free of cost and share 50% cost of the project. Consent of State Government has not been received so far.                                                                                                                                                                                                                | DPR has been examined in Railway Board and Government of Maharashtra has been requested to provide land free of cost and share 50% cost of the project. Consent of State Government has not been received so far.                                                                                                                                                                                                                | DPR has been examined in Railway Board and Government of Maharashtra has been requested to provide land free of cost and share 50% cost of the project. Consent of State Government has not been received so far.                                                                                                                                                                                                                | DPR has been examined in Railway Board and Government of Maharashtra has been requested to provide land free of cost and share 50% cost of the project. Consent of State Government has not been received so far.                                                                                                                                                                                                                |
| 3.      | Hathkanangale- Ichalkaranji new BG Line.                                                                                                                                                                                                                                                                                                                                                                                         | 2017-18                                                                                                                                                                                                                                                                                                                                                                                                                          | 8                                                                                                                                                                                                                                                                                                                                                                                                                                | 180.00                                                                                                                                                                                                                                                                                                                                                                                                                           | 0.0001                                                                                                                                                                                                                                                                                                                                                                                                                           |
|         | Status: Project was included in Budget subject to requisite Government approvals. Preparation of Detailed Project Report (DPR) has been taken up by JV company Maharashtra Rail Infrastructure Development Corporation (MRIDC).                                                                                                                                                                                                  | Status: Project was included in Budget subject to requisite Government approvals. Preparation of Detailed Project Report (DPR) has been taken up by JV company Maharashtra Rail Infrastructure Development Corporation (MRIDC).                                                                                                                                                                                                  | Status: Project was included in Budget subject to requisite Government approvals. Preparation of Detailed Project Report (DPR) has been taken up by JV company Maharashtra Rail Infrastructure Development Corporation (MRIDC).                                                                                                                                                                                                  | Status: Project was included in Budget subject to requisite Government approvals. Preparation of Detailed Project Report (DPR) has been taken up by JV company Maharashtra Rail Infrastructure Development Corporation (MRIDC).                                                                                                                                                                                                  | Status: Project was included in Budget subject to requisite Government approvals. Preparation of Detailed Project Report (DPR) has been taken up by JV company Maharashtra Rail Infrastructure Development Corporation (MRIDC).                                                                                                                                                                                                  |
| 4.      | Solapur-Osmanabad via Tuljapur                                                                                                                                                                                                                                                                                                                                                                                                   | 2018-19                                                                                                                                                                                                                                                                                                                                                                                                                          | 84.44                                                                                                                                                                                                                                                                                                                                                                                                                            | 905                                                                                                                                                                                                                                                                                                                                                                                                                              | 1                                                                                                                                                                                                                                                                                                                                                                                                                                |
|         | Status: Project sanctioned in January, 2019 with 50% cost sharing with State Government of Maharashtra. Land acquisition has been taken up.                                                                                                                                                                                                                                                                                      | Status: Project sanctioned in January, 2019 with 50% cost sharing with State Government of Maharashtra. Land acquisition has been taken up.                                                                                                                                                                                                                                                                                      | Status: Project sanctioned in January, 2019 with 50% cost sharing with State Government of Maharashtra. Land acquisition has been taken up.                                                                                                                                                                                                                                                                                      | Status: Project sanctioned in January, 2019 with 50% cost sharing with State Government of Maharashtra. Land acquisition has been taken up.                                                                                                                                                                                                                                                                                      | Status: Project sanctioned in January, 2019 with 50% cost sharing with State Government of Maharashtra. Land acquisition has been taken up.                                                                                                                                                                                                                                                                                      |
| 5.      | Bidar-Nanded                                                                                                                                                                                                                                                                                                                                                                                                                     | 2018-19                                                                                                                                                                                                                                                                                                                                                                                                                          | 155                                                                                                                                                                                                                                                                                                                                                                                                                              | 2354                                                                                                                                                                                                                                                                                                                                                                                                                             | 0.0001                                                                                                                                                                                                                                                                                                                                                                                                                           |
|         | Status: Project was included in Budget subject to requisite approvals. As per Detailed Project Report (DPR) the cost of project is ` 2354 crore with Rate of Return (RoR) of only (+) 1.7%. Project falls in Karnataka (56.3 km) and Maharashtra (100.75 km). Project involves land acquisition of 772 Ha. at a cost of ` 192.13 crore. Project also involves 4 tunnels of length 3.25 km. Examination of DPR has been taken up. | Status: Project was included in Budget subject to requisite approvals. As per Detailed Project Report (DPR) the cost of project is ` 2354 crore with Rate of Return (RoR) of only (+) 1.7%. Project falls in Karnataka (56.3 km) and Maharashtra (100.75 km). Project involves land acquisition of 772 Ha. at a cost of ` 192.13 crore. Project also involves 4 tunnels of length 3.25 km. Examination of DPR has been taken up. | Status: Project was included in Budget subject to requisite approvals. As per Detailed Project Report (DPR) the cost of project is ` 2354 crore with Rate of Return (RoR) of only (+) 1.7%. Project falls in Karnataka (56.3 km) and Maharashtra (100.75 km). Project involves land acquisition of 772 Ha. at a cost of ` 192.13 crore. Project also involves 4 tunnels of length 3.25 km. Examination of DPR has been taken up. | Status: Project was included in Budget subject to requisite approvals. As per Detailed Project Report (DPR) the cost of project is ` 2354 crore with Rate of Return (RoR) of only (+) 1.7%. Project falls in Karnataka (56.3 km) and Maharashtra (100.75 km). Project involves land acquisition of 772 Ha. at a cost of ` 192.13 crore. Project also involves 4 tunnels of length 3.25 km. Examination of DPR has been taken up. | Status: Project was included in Budget subject to requisite approvals. As per Detailed Project Report (DPR) the cost of project is ` 2354 crore with Rate of Return (RoR) of only (+) 1.7%. Project falls in Karnataka (56.3 km) and Maharashtra (100.75 km). Project involves land acquisition of 772 Ha. at a cost of ` 192.13 crore. Project also involves 4 tunnels of length 3.25 km. Examination of DPR has been taken up. |
| 6.      | Kalyan - Murbad via Ulhasnagar                                                                                                                                                                                                                                                                                                                                                                                                   | 2018-19                                                                                                                                                                                                                                                                                                                                                                                                                          | 28                                                                                                                                                                                                                                                                                                                                                                                                                               | 726                                                                                                                                                                                                                                                                                                                                                                                                                              | 0.0001                                                                                                                                                                                                                                                                                                                                                                                                                           |
|         | Status: Project was included in Budget subject to requisite Government approvals. Preparation of Detailed Project Report (DPR) has been taken up.                                                                                                                                                                                                                                                                                | Status: Project was included in Budget subject to requisite Government approvals. Preparation of Detailed Project Report (DPR) has been taken up.                                                                                                                                                                                                                                                                                | Status: Project was included in Budget subject to requisite Government approvals. Preparation of Detailed Project Report (DPR) has been taken up.                                                                                                                                                                                                                                                                                | Status: Project was included in Budget subject to requisite Government approvals. Preparation of Detailed Project Report (DPR) has been taken up.                                                                                                                                                                                                                                                                                | Status: Project was included in Budget subject to requisite Government approvals. Preparation of Detailed Project Report (DPR) has been taken up.                                                                                                                                                                                                                                                                                |
| 7.      | Dhule (Borvihir)- Nardana                                                                                                                                                                                                                                                                                                                                                                                                        | 2018-19                                                                                                                                                                                                                                                                                                                                                                                                                          | 51                                                                                                                                                                                                                                                                                                                                                                                                                               | 493                                                                                                                                                                                                                                                                                                                                                                                                                              | 1                                                                                                                                                                                                                                                                                                                                                                                                                                |
|         | Status: Project sanctioned in January, 2019. Final Location Survey has been completed. Geo-technical Investigation and detailed drawing and design have been taken up.                                                                                                                                                                                                                                                           | Status: Project sanctioned in January, 2019. Final Location Survey has been completed. Geo-technical Investigation and detailed drawing and design have been taken up.                                                                                                                                                                                                                                                           | Status: Project sanctioned in January, 2019. Final Location Survey has been completed. Geo-technical Investigation and detailed drawing and design have been taken up.                                                                                                                                                                                                                                                           | Status: Project sanctioned in January, 2019. Final Location Survey has been completed. Geo-technical Investigation and detailed drawing and design have been taken up.                                                                                                                                                                                                                                                           | Status: Project sanctioned in January, 2019. Final Location Survey has been completed. Geo-technical Investigation and detailed drawing and design have been taken up.                                                                                                                                                                                                                                                           |

| S.No.           | Name of Project                                                                                                                                                                                                                                                                                                                                                  | Year of inclusion in Pink Book                                                                                                                                                                                                                                                                                                                                   | Length (in km)                                                                                                                                                                                                                                                                                                                                                   | Cost ( ` in Cr.)                                                                                                                                                                                                                                                                                                                                                 | Outlay for year 2020-21 ( ` in Cr.)                                                                                                                                                                                                                                                                                                                              |
|-----------------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| (B)             | GAUGE CONVERSION:                                                                                                                                                                                                                                                                                                                                                |                                                                                                                                                                                                                                                                                                                                                                  |                                                                                                                                                                                                                                                                                                                                                                  |                                                                                                                                                                                                                                                                                                                                                                  |                                                                                                                                                                                                                                                                                                                                                                  |
| 1.              | Pachora-Jamner with extension upto Malkapur - Narrow Gauge to Broad Gauge.                                                                                                                                                                                                                                                                                       | 2019-20                                                                                                                                                                                                                                                                                                                                                          | 84                                                                                                                                                                                                                                                                                                                                                               | 850                                                                                                                                                                                                                                                                                                                                                              | 0.0001                                                                                                                                                                                                                                                                                                                                                           |
|                 | Status: Project was included in Budget subject to requisite Government approvals. Presently, this Gauge Conversion project in not prioritized.                                                                                                                                                                                                                   | Status: Project was included in Budget subject to requisite Government approvals. Presently, this Gauge Conversion project in not prioritized.                                                                                                                                                                                                                   | Status: Project was included in Budget subject to requisite Government approvals. Presently, this Gauge Conversion project in not prioritized.                                                                                                                                                                                                                   | Status: Project was included in Budget subject to requisite Government approvals. Presently, this Gauge Conversion project in not prioritized.                                                                                                                                                                                                                   | Status: Project was included in Budget subject to requisite Government approvals. Presently, this Gauge Conversion project in not prioritized.                                                                                                                                                                                                                   |
| (C)             | DOUBLING:                                                                                                                                                                                                                                                                                                                                                        |                                                                                                                                                                                                                                                                                                                                                                  |                                                                                                                                                                                                                                                                                                                                                                  |                                                                                                                                                                                                                                                                                                                                                                  |                                                                                                                                                                                                                                                                                                                                                                  |
| 1.              | 3 rd & 4 th Line between Pune - Lonavla for suburban corridor project.                                                                                                                                                                                                                                                                                           | 2017-18                                                                                                                                                                                                                                                                                                                                                          | 64                                                                                                                                                                                                                                                                                                                                                               | 4253                                                                                                                                                                                                                                                                                                                                                             | 0.10                                                                                                                                                                                                                                                                                                                                                             |
|                 | Status: Detailed Project Report (DPR) submitted by Mumbai Railway Vikas Corporation (MRVC) to Govt. of Maharashtra on 30.04.2019 for 'Pune-Lonavala 3 rd and 4 th line for Suburban corridor'. Further, proposal for Government Resolution (GR) regarding the project was also sent to Govt. of Maharashtra (GoM) on 17.12.2019. DPR is not approved by GoM yet. | Status: Detailed Project Report (DPR) submitted by Mumbai Railway Vikas Corporation (MRVC) to Govt. of Maharashtra on 30.04.2019 for 'Pune-Lonavala 3 rd and 4 th line for Suburban corridor'. Further, proposal for Government Resolution (GR) regarding the project was also sent to Govt. of Maharashtra (GoM) on 17.12.2019. DPR is not approved by GoM yet. | Status: Detailed Project Report (DPR) submitted by Mumbai Railway Vikas Corporation (MRVC) to Govt. of Maharashtra on 30.04.2019 for 'Pune-Lonavala 3 rd and 4 th line for Suburban corridor'. Further, proposal for Government Resolution (GR) regarding the project was also sent to Govt. of Maharashtra (GoM) on 17.12.2019. DPR is not approved by GoM yet. | Status: Detailed Project Report (DPR) submitted by Mumbai Railway Vikas Corporation (MRVC) to Govt. of Maharashtra on 30.04.2019 for 'Pune-Lonavala 3 rd and 4 th line for Suburban corridor'. Further, proposal for Government Resolution (GR) regarding the project was also sent to Govt. of Maharashtra (GoM) on 17.12.2019. DPR is not approved by GoM yet. | Status: Detailed Project Report (DPR) submitted by Mumbai Railway Vikas Corporation (MRVC) to Govt. of Maharashtra on 30.04.2019 for 'Pune-Lonavala 3 rd and 4 th line for Suburban corridor'. Further, proposal for Government Resolution (GR) regarding the project was also sent to Govt. of Maharashtra (GoM) on 17.12.2019. DPR is not approved by GoM yet. |
| 2.              | Igatpuri Manmad 3 rd Line                                                                                                                                                                                                                                                                                                                                        | 2018-19                                                                                                                                                                                                                                                                                                                                                          | 121.3                                                                                                                                                                                                                                                                                                                                                            | 2895.3                                                                                                                                                                                                                                                                                                                                                           | 10.00                                                                                                                                                                                                                                                                                                                                                            |
|                 | Status: Project was included in Budget subject to requisite Government approvals. Preparation of Detailed Project Report (DPR) has been taken up by JV company MRIDC.                                                                                                                                                                                            | Status: Project was included in Budget subject to requisite Government approvals. Preparation of Detailed Project Report (DPR) has been taken up by JV company MRIDC.                                                                                                                                                                                            | Status: Project was included in Budget subject to requisite Government approvals. Preparation of Detailed Project Report (DPR) has been taken up by JV company MRIDC.                                                                                                                                                                                            | Status: Project was included in Budget subject to requisite Government approvals. Preparation of Detailed Project Report (DPR) has been taken up by JV company MRIDC.                                                                                                                                                                                            | Status: Project was included in Budget subject to requisite Government approvals. Preparation of Detailed Project Report (DPR) has been taken up by JV company MRIDC.                                                                                                                                                                                            |
| 3.              | Bhusawal-Wardha 3 rd line.                                                                                                                                                                                                                                                                                                                                       | 2019-20                                                                                                                                                                                                                                                                                                                                                          | 313                                                                                                                                                                                                                                                                                                                                                              | 2485                                                                                                                                                                                                                                                                                                                                                             | 0.0001                                                                                                                                                                                                                                                                                                                                                           |
|                 | Status: Project was included in Budget 2019-20 under Umbrella work, subject to obtaining requisite Government clearances. Preparation of Detailed Project Report (DPR) has been taken up.                                                                                                                                                                        | Status: Project was included in Budget 2019-20 under Umbrella work, subject to obtaining requisite Government clearances. Preparation of Detailed Project Report (DPR) has been taken up.                                                                                                                                                                        | Status: Project was included in Budget 2019-20 under Umbrella work, subject to obtaining requisite Government clearances. Preparation of Detailed Project Report (DPR) has been taken up.                                                                                                                                                                        | Status: Project was included in Budget 2019-20 under Umbrella work, subject to obtaining requisite Government clearances. Preparation of Detailed Project Report (DPR) has been taken up.                                                                                                                                                                        | Status: Project was included in Budget 2019-20 under Umbrella work, subject to obtaining requisite Government clearances. Preparation of Detailed Project Report (DPR) has been taken up.                                                                                                                                                                        |
| 4.              | Akola-Dhone via Purna, Mudkhed, Secunderabad, Mehboobnagar excluding Purna-Mudkhed and Bolarum-Mehboobnagar including Dhone byepass line.                                                                                                                                                                                                                        | 2019-20                                                                                                                                                                                                                                                                                                                                                          | 626                                                                                                                                                                                                                                                                                                                                                              | 6260                                                                                                                                                                                                                                                                                                                                                             | 0.0001                                                                                                                                                                                                                                                                                                                                                           |
| Status: Project | was included in Budget subject to                                                                                                                                                                                                                                                                                                                                |                                                                                                                                                                                                                                                                                                                                                                  |                                                                                                                                                                                                                                                                                                                                                                  |                                                                                                                                                                                                                                                                                                                                                                  | requisite                                                                                                                                                                                                                                                                                                                                                        |

| S.No.   | Name of Project                                                                                                                             | Year of inclusion in Pink Book                                                                                                 | Length (in km)                                                                                                                 | Cost ( ` in Cr.)                                                                                                               | Outlay for year 2020-21 ( ` in Cr.)                                                                                            |
|---------|---------------------------------------------------------------------------------------------------------------------------------------------|--------------------------------------------------------------------------------------------------------------------------------|--------------------------------------------------------------------------------------------------------------------------------|--------------------------------------------------------------------------------------------------------------------------------|--------------------------------------------------------------------------------------------------------------------------------|
|         | approvals. Preparation of Detailed Project Report (DPR) has been taken up.                                                                  | approvals. Preparation of Detailed Project Report (DPR) has been taken up.                                                     | approvals. Preparation of Detailed Project Report (DPR) has been taken up.                                                     | approvals. Preparation of Detailed Project Report (DPR) has been taken up.                                                     | approvals. Preparation of Detailed Project Report (DPR) has been taken up.                                                     |
| (D)     | MUTP-IIIA Corridor including following major projects:                                                                                      | 2018-19                                                                                                                        |                                                                                                                                | 33690                                                                                                                          | 50.00                                                                                                                          |
| i.      | Extension of Harbour line between Goregaon- Borivali.                                                                                       |                                                                                                                                | 7.08                                                                                                                           |                                                                                                                                |                                                                                                                                |
|         | Status: Survey design & drawings are under finalisation.                                                                                    | Status: Survey design & drawings are under finalisation.                                                                       | Status: Survey design & drawings are under finalisation.                                                                       | Status: Survey design & drawings are under finalisation.                                                                       | Status: Survey design & drawings are under finalisation.                                                                       |
| ii.     | 5 th & 6 th line between Borivali-Virar.                                                                                                    |                                                                                                                                | 26.00                                                                                                                          |                                                                                                                                |                                                                                                                                |
|         | Status: Drone Survey Completed. Concept plans, ESPs and Project sheets are ready.                                                           | Status: Drone Survey Completed. Concept plans, ESPs and Project sheets are ready.                                              | Status: Drone Survey Completed. Concept plans, ESPs and Project sheets are ready.                                              | Status: Drone Survey Completed. Concept plans, ESPs and Project sheets are ready.                                              | Status: Drone Survey Completed. Concept plans, ESPs and Project sheets are ready.                                              |
| iii.    | 4 th line between Kalyan- Asangaon.                                                                                                         |                                                                                                                                | 32.22                                                                                                                          |                                                                                                                                |                                                                                                                                |
|         | Status: Survey design & drawings are under finalisation.                                                                                    | Status: Survey design & drawings are under finalisation.                                                                       | Status: Survey design & drawings are under finalisation.                                                                       | Status: Survey design & drawings are under finalisation.                                                                       | Status: Survey design & drawings are under finalisation.                                                                       |
| iv.     | 3 rd & 4 th line between Kalyan-Badlapur.                                                                                                   |                                                                                                                                | 14.05                                                                                                                          |                                                                                                                                |                                                                                                                                |
|         | Status: Survey Completed and Plans and Project approved. Land plans for 8/9 villages submitted. Measurement date postponed due to Covid.    |                                                                                                                                |                                                                                                                                |                                                                                                                                | Sheets Joint                                                                                                                   |
| v.      | Kalyan Yard - segregation of long distance and suburban traffic.                                                                            |                                                                                                                                | -                                                                                                                              |                                                                                                                                |                                                                                                                                |
|         | Status: Total Land to be acquired - 29 Ha. (since the lines are mostly in Right of Way, minimal land acquisition is involved).              | Status: Total Land to be acquired - 29 Ha. (since the lines are mostly in Right of Way, minimal land acquisition is involved). | Status: Total Land to be acquired - 29 Ha. (since the lines are mostly in Right of Way, minimal land acquisition is involved). | Status: Total Land to be acquired - 29 Ha. (since the lines are mostly in Right of Way, minimal land acquisition is involved). | Status: Total Land to be acquired - 29 Ha. (since the lines are mostly in Right of Way, minimal land acquisition is involved). |
| vi.     | Communication Based Train Control (CBTC) System on CSMT-Panvel on Harbour Line, CSMT- Kalyan on CR and Churchgate-Virar on Western Railway. |                                                                                                                                | 182.00                                                                                                                         |                                                                                                                                |                                                                                                                                |

| S.No.   | Name of Project                                                                                    | Year of inclusion in Pink Book                                                                     | Length (in km)                                                                                     | Cost ( ` in Cr.)                                                                                   | Outlay for year 2020-21 ( ` in Cr.)                                                                |
|---------|----------------------------------------------------------------------------------------------------|----------------------------------------------------------------------------------------------------|----------------------------------------------------------------------------------------------------|----------------------------------------------------------------------------------------------------|----------------------------------------------------------------------------------------------------|
|         | Status: Consultant appointed for Technical specification and Bid processing.                       | Status: Consultant appointed for Technical specification and Bid processing.                       | Status: Consultant appointed for Technical specification and Bid processing.                       | Status: Consultant appointed for Technical specification and Bid processing.                       | Status: Consultant appointed for Technical specification and Bid processing.                       |
| vii.    | Station Improvement                                                                                |                                                                                                    | -                                                                                                  |                                                                                                    |                                                                                                    |
|         | Status: Survey completed & Concept plans for 12 stations approved and rest are under finalization. | Status: Survey completed & Concept plans for 12 stations approved and rest are under finalization. | Status: Survey completed & Concept plans for 12 stations approved and rest are under finalization. | Status: Survey completed & Concept plans for 12 stations approved and rest are under finalization. | Status: Survey completed & Concept plans for 12 stations approved and rest are under finalization. |

None of the above projects have been commissioned.

## 2. RAILWAY ELECTRIFICATION PROJECTS:

Total 15 Railway Electrification projects of total cost of ` 2,630 crore falling fully/ partly in the State of Maharashtra were sanctioned during last three years (2017-18, 2018-19, 2019-20) and current year (2020-21).

Out  of these, 6 Railway  Electrification  projects have  been  fully commissioned and budgetary allocations of ` 605 crore has been made so far for the remaining projects.

(c):        The  completion of any Railway project/s depends on various factors like  quick  land  acquisition  by  State  Government,  forest  clearance  by officials  of  forest  department,  priority  of  project/s,  shifting  of  infringing utilities, statutory  clearances  from  various  authorities,  geological  and topographical  conditions  of  area,  law  and  order  situation  in  the  area  of project site, number of working months in a year for particular project site due to climatic considerations etc.  All these factors affect the completion time  of  the  project/s.    As  such,  confirmed  completion  time  of  project/s cannot  be  ascertained  at  this  stage;  nevertheless,  every  effort  is  being made to execute the project/s expeditiously and early commissioning.

(d):    Indian Railways do not operate train services on State-wise basis, as railway  network  straddles  across  State  boundaries.    However,  during  the period April, 2017 to March, 2020, Indian Railways introduced 72 trains (in single) serving various stations located in the State of Maharashtra.

(e):    During last three years i.e. 2017-18, 2018-19, 2019-20 and current year (2020-21upto  February,  2021),  681  km  of  project  length  (48  km  New  Line, 136  km  Gauge  Conversion  and  497  km  Doubling)  falling  fully/partly  in  the State of Maharashtra including Nandurbar, Jalgaon, Ahmednagar, Thane and Kolhapur region have been commissioned.

*****