Lok Sabha Question No. 1926 (UNSTARRED), answered on 2021-02-12
Subject: Pending AIIMS Projects
Ministry: HEALTH AND FAMILY WELFARE
Asked by: Dushyant Singh

## GOVERNMENT OF INDIA MINISTRY OF HEALTH AND FAMILY WELFARE DEPARTMENT OF HEALTH AND FAMILY WELFARE

## LOK SABHA UNSTARRED QUESTION NO. 1926 TO BE ANSWERED ON 12 TH FEBRUARY, 2021

## PENDING AIIMS PROJEC TS

## 1926.SHRI DUSHYANT S INGH:

Will the Minister of HEALTH AND FAMILY WELFARE be pleased to state:

(a)  the  number  of  All  India  Institute  of  Medical Sciences  (AIIMS)  under  construction  in  the country, State - wise;

(b) the launch date of each project along with the status of loan raised and amount of money disbursed foreach of the undergoing projects;

(c) the amount of loan that is being raised from foreign entities to fund building of these projects alongwith details of interest rate and amount of money disbursed by foreign entities funding the project;

(d) the tim e period within which these projects are proposed to be completed along with current status of each project;

(e) total quantity of the land that is to be acquired for each project and the current area of land that has been acquired by the Government; and

( f)  whether Government is looking forward to build more such institutes and if so, details of location of such institutes?

## ANSWER

## THE MINISTER OF STATE IN THE MINISTRY OF HEALTH AND FAMILY WELFARE (SHRI ASHWINI KUMAR CHOUBEY)

(a)  to  (d) : Setting  up  of  22  new  AIIMS  has  been  approved  under Pradhan  Mantri  Swasthya Suraksha  Yojana  (PMSSY),  6  of  which  are  functional.  List  of  remaining  16  is  at  Annexu AIIMS projects are primarily funded through budgetary allocations under PMSSY. However fo some AIIMS projects, funding through loan from Higher Education Financing Agency (HEFA) was also provided. Japan International Cooperation Agency (JICA) is supporting setting AIIMS  at  Madurai.  Details  of  total  approved  cost,  funds  released,  loan  avai l fr m  HEFA, progress and expected date of completion in respect of each of the 16 AIIMS is  at Annexur (e) : On  an  average,  the  requirement  of  land  for  setting  up  of  AIIMS  is  about  200  ac Acquisition of land for this purpose and its transfer   to Government of India is primarily the responsibility of the State Governments.

(f) : AIIMS  are  set  up  in  various  parts  of  the  country  in  a  phased  manner  as  per  bu announcements keeping in view gaps in tertiary healthcare infrastructures in different re ions of the country and availability of funds.

## DETAILS OF NEW AIIMS (16) UNDER PMSSY

|   S. No. | Location of AIIMS under PMSSY   | Date of Cabinet Approval                           |   Approved Cost (Rs Cr) |   Funds released (including HEFA loan) (Rs Cr) |   HEFA loan raised (Rs Cr) | Expected date for completion              | Physical Progress                                                                                                             |
|----------|---------------------------------|----------------------------------------------------|-------------------------|------------------------------------------------|----------------------------|-------------------------------------------|-------------------------------------------------------------------------------------------------------------------------------|
|        1 | AIIMS, Rae Bareli               | 05.02.2009 [RCE was approved by EFC on 22.06.2017] |                  823    |                                         469.32 |                     283.54 | March, 2021                               | Medical College / Hospital under construction Progress - 96%                                                                  |
|        2 | Mangalagiri in Andhra Pradesh   | 07.10.2015                                         |                 1618    |                                         782.29 |                     466.32 | June, 2021                                | Progress of work:  Phase I - OPD Block & Residential Complex: 96%  Phase II - Hospital and Academic                         |
|        3 | Nagpur in Maharashtra           | 07.10.2015                                         |                 1577    |                                         932.21 |                     523.82 | June, 2021                                | Campus: 62% Progress of work:  Phase I - OPD Block & Residential Complex: 98%  Phase II - Hospital and Academic Campus: 80% |
|        4 | Kalyani in West Bengal          | 07.10.2015                                         |                 1754    |                                         882.91 |                     506.28 | June, 2021                                | Progress of work:  Phase I - OPD Block & Residential Complex: 87%  Phase II - Hospital and Academic Campus: 75%             |
|        5 | Gorakhpur in Uttar Pradesh      | 20.07.2016                                         |                 1011    |                                         702.54 |                     522.81 | June, 2021                                | Construction in Mode in progress (77.43%)                                                                                     |
|        6 | Bathinda in Punjab              | 27.07.2016                                         |                  925    |                                         597.95 |                     422.6  | June, 2021                                | Construction in Mode in progress (77.24%)                                                                                     |
|        7 | Guwahati in Assam               | 24.05.2017                                         |                 1123    |                                         341.73 |                     257.5  | June, 2022                                | Construction in EPC Mode in progress (37.62%)                                                                                 |
|        8 | Bilaspur Himachal Pradesh       | in 03.01.2018                                      |                 1471.04 |                                         750.45 |                     524.12 | Dec, 2021                                 | Construction in Mode in progress. (51.50%)                                                                                    |
|        9 | Madurai in Tamil Nadu           | 17.12.2018                                         |                 1264    |                                          12.35 |                       0    | Sep, 2022 (Depends on JICA collaboration) | Funding from JICA being sought.                                                                                               |
|       10 | Darbhanga in Bihar              | 15.09.2020                                         |                 1264    |                                           0    |                       0    | Sep, 2024                                 | Pre - investment activities in progress.                                                                                      |
|       11 | Samba in Jammu                  | 10.01.2019                                         |                 1661    |                                         248.33 |                      50    | Jan, 2023                                 | Construction Work progress -7%                                                                                                |
|       12 | Awantipura in Kashmir           | 10.01.2019                                         |                 1828    |                                          84.51 |                       0    | Jan, 2025                                 | Pre - investment activities in progress. Master plan finalized. Construction agency the main work appointed by CPWD.          |

## Annexure

EPC

EPC

EPC

in in

for for

|   13 | Deoghar in Jharkhand   | 16.05.2018   |   1103 |   242.94 |   170.25 | March, 2022   | Construction Work progress -30%.                                                                                                                              |
|------|------------------------|--------------|--------|----------|----------|---------------|---------------------------------------------------------------------------------------------------------------------------------------------------------------|
|   14 | Rajkot in Gujarat      | 10.01.2019   |   1195 |     7.2  |        0 | Oct, 2022     | Pre - investment activities in progress. Executing Agency the main work appointed. Design Consultant appointed. Constr uction agency the main work appointed. |
|   15 | Bibinagar in Telangana | 17.12.2018   |   1028 |    22.78 |        0 | Sep, 2022     | Pre - investment work progress. Executing Agency the main work appointed. Design Consultant appointed.                                                        |
|   16 | Manethi in Haryana     | 28.02.2019   |   1299 |     0    |        0 | Feb, 2023     | Encumbrance free yet to be handed over State Govt.                                                                                                            |