Lok Sabha Question No. 636 (UNSTARRED), answered on 2022-02-04
Subject: Status of pending AIIMS projects
Ministry: HEALTH AND FAMILY WELFARE
Asked by: Sanjay Haribhau Jadhav, Bhavana Gawali (Patil)

## GOVERNMENT OF INDIA MINISTRY OF HEALTH AND FAMILY WELFARE DEPARTMENT OF HEALTH AND FAMILY WELFARE

## LOK SABHA UNSTARRED QUESTION NO. 636 TO BE ANSWERED ON 4 th  FEBRUARY 2022

## STATUS OF PENDING AIIMS PROJECTS

## 636. SHRI SANJAY JADHAV: SHRIMATI BHAVANA PUNDALIKRAOGAWALI:

Will the Minister of Health and Family Welfare be pleased to state:

- (a) the number of All India Institute of Medical Sciences (AIIMS) under construction in the country, State-wise along with the date on which each projectwas started;
- (b) the present status of the total amount of loan raised and disbursed to each such project;
- (c) the total amount of loan raised from foreign institutions and the actual amount disbursed forconstruction of these projects;
- (d) the rate of interest being charged on loan amount by the foreign institutions financing these projects;
- (e) the total area of land required to be acquired for each project and the areas of land that has actually beenacquired by the Government so far; and
- (f)  the  present  status  of  each  of  these  projects  and  the  time  by  which  these  projects  are proposed to becompleted?

## ANSWER

## THE MINISTER OF STATE IN THE MINISTRY OF HEALTH AND FAMILY WELFARE (DR. BHARATI PRAVIN PAWAR)

(a) to (f) Setting up of 22 new AIIMS has been approved under Pradhan Mantri Swasthya Suraksha Yojana (PMSSY), 6 of which at Bhopal, Bhubaneswar, Jodhpur, Patna, Raipur and Rishikesh are already functional.  Status of remaining 16 new AIIMS is at Annexure.

The  details  of  loan  raised  from  Higher  Education  Financing  Agency  (HEFA)  and disbursed for each AIIMS is as follows:

| New AIIMS         |   Total Loan amount (Rs. crore) |
|-------------------|---------------------------------|
| AIIMS Mangalagiri |                          466.32 |
| AIIMS Nagpur      |                          523.82 |
| AIIMS Kalyani     |                          506.28 |
| AIIMS Gorakhpur   |                          522.81 |

| AIIMS Bathinda   |   422.61 |
|------------------|----------|
| AIIMS Guwahati   |   257.5  |
| AIIMS Bilaspur   |   524.12 |
| AIIMS Deoghar    |   170.25 |
| AIIMS Jammu      |    50    |
| AIIMS Rae Bareli |   283.54 |
| TOTAL            |  3727.25 |

AIIMS at Madurai is partially funded through loan from Japan International Cooperation Agency (JICA) (82% , Rs 1627.7 Crore ), at the rate of 0.95% per annum.

Land for setting up of new AIIMS are provided by respective State Government, free of cost. Out of the 16 remaining AIIMS, the land identified for purpose has been transferred by the concerned State Government, except in the cases, as per details given below:

| AIIMS      | Status of Land                                                                                                                                 |
|------------|------------------------------------------------------------------------------------------------------------------------------------------------|
| Raebareli  | Out of approximately 148 acre land identified for the project, 97 acre land handed over by State.                                              |
| Awantipora | Out of 221 acre of land, 187 acre of land has been handed over for establishment of AIIMS.                                                     |
| Manethi    | Approximately 200 acre land was identified for the project but the site did not get FCA clearance. State Govt. has not offered alternate site. |
| Darbhanga  | Approximately 200.02 acre land identified for the project has not been handed over by the State Govt.                                          |

## Status of new AIIMS under construction under PMSSY

|   S.N o. | State/UT         | AIIMS                      | Date of Cabinet approval   | Target date of completion   | Present Status                                                                                                                                                                                                                              |
|----------|------------------|----------------------------|----------------------------|-----------------------------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|        1 | Andhra Pradesh   | AIIMS, Mangalagiri         | 07.10.2015                 | March, 2022                 |  Progress of construction work: ✓ Phase I - OPD Block & Residential Complex: Completed ✓ Phase II - Hospital and Academic Campus: 90%  MBBS classes commenced from academic year 2018-19.  OPD services operationalised since 12.3.2019. |
|        2 | Assam            | AIIMS, Guwahati            | 24.05.2017                 | Sep, 2022                   |  Progress of construction work - 62%  MBBS classes commenced from academic year 2020-21 from a temporary campus.                                                                                                                          |
|        3 | Bihar            | AIIMS, Darbhanga           | 15.09.2020                 | -                           |  Encumbrance free land yet to be handed over by State Govt.                                                                                                                                                                                |
|        4 | Gujarat          | AIIMS, Rajkot              | 10.01.2019                 | Oct, 2022                   |  Progress of construction work - 20%.  MBBS classes commenced from academic year 2020-21 from a temporary campus.  OPD services operationalised with effect from 31-12-2021.                                                             |
|        5 | Haryana          | AIIMS, Manethi             | 28.02.2019                 | -                           |  Encumbrance free land yet to be handed over by State Govt.                                                                                                                                                                                |
|        6 | Himachal Pradesh | AIIMS, Bilaspur            | 03.01.2018                 | June, 2022                  |  Progress of construction work - 80%.  MBBS classes commenced from academic year 2020-21.  OPD services operationalized with effect from 5-12-2021.                                                                                      |
|        7 | Jammu & Kashmir  | AIIMS , Vijaypur, Jammu    | 10.01.2019                 | Jan, 2023                   |  Progress of construction work - 41%  MBBS classes commenced from academic year 2020-21 from a temporary campus.                                                                                                                          |
|        8 | Jammu & Kashmir  | AIIMS , Awantipora Kashmir | 10.01.2019                 | Jan, 2025                   |  Progress of construction work - 8.5%                                                                                                                                                                                                      |
|        9 | Jharkhand        | AIIMS, Deoghar             | 16.05.2018                 | June, 2022                  |  Progress of construction work - 70%.                                                                                                                                                                                                      |

## Annexure

&

|    |               |                   |                                                    |                      |  MBBS classes commenced from academic year 2019-20 from a temporary campus.  OPD services operationalised with effect from 24-8-2021.                                                                                                                                 |
|----|---------------|-------------------|----------------------------------------------------|----------------------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| 10 | Maharashtra   | AIIMS, Nagpur     | 07.10.2015                                         | March, 2022          |  Progress of construction work: ✓ Phase I - OPD Block &Residential Complex: 100% ✓ Phase II - Hospital and Academic Campus: 100%  MBBS classes commenced from academic year 2018-19.  OPD services operationalised since 9.9.2019.                                   |
| 11 | Punjab        | AIIMS, Bathinda   | 27.07.2016                                         | March, 2022          |  Progress of construction work - 95.18%.  MBBS classes commenced from academic year 2019-20.  OPD services operationalised since 25.12.2019.                                                                                                                         |
| 12 | Tamil Nadu    | AIIMS, Madurai    | 17.12.2018                                         | Oct, 2026            |  Pre-investment work in progress.  Loan agreement signed between Govt. of India &Govt. of Japan.  Process to engage Project Management Consultant (PMC) is underway.                                                                                                 |
| 13 | Telangana     | AIIMS, Bibinagar  | 17.12.2018                                         | Nov, 2023            |  Pre-investment work in progress.  Executing Agency for the main work appointed.  Master Plan finalised.  Tender for main construction work is under evaluation.  MBBS classes commencedfrom academic year 2019-20.  OPD services operationalised since 2.6.2020. |
| 14 | Uttar Pradesh | AIIMS, Rae Bareli | 05.02.2009 [RCE was approved by EFC on 22.06.2017] | Civil work Completed |  OPD & Residential block completed.  Medical College / Hospital completed  MBBS classes commenced from academic year 2019-20.  OPD services operationalised since 13.8.2018.                                                                                        |
| 15 |               | AIIMS, Gorakhpur  | 20.07.2016                                         | March, 2022          |  Progress of construction work - 92.1%.  MBBS classes commenced from academic year 2019-20.  OPD services operationalised                                                                                                                                            |

|    |             |                |            |             | since 24.2.2019.  300 bedded IPD operationalised since 7.12.2021.                                                                                                                                                                       |
|----|-------------|----------------|------------|-------------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| 16 | West Bengal | AIIMS, Kalyani | 07.10.2015 | March, 2022 |  Progress of construction work: ✓ Phase I - OPD Block & Residential Complex: 100% ✓ Phase II - Hospital and Academic Campus: 100%.  MBBS classes commenced from academic year 2019-20.  OPD services operationalised since 27.1.2021. |

*******