Lok Sabha Question No. 282 (STARRED), answered on 2022-03-23
Subject: Railway Projects in Maharashtra
Ministry: RAILWAYS
Asked by: Sunil Dattatray Tatkare, Sanjay Haribhau Jadhav

## GOVERNMENT OF INDIA MINISTRY OF RAILWAYS

## LOK SABHA STARRED QUESTION NO. 282 TO BE ANSWERED ON 23.03.2022

## RAILWAY PROJECTS IN MAHARASHTRA

- *282. SHRI SUNIL DATTATRAY TATKARE: SHRI SANJAY JADHAV:

Will the Minister of RAILWAYS be pleased to state:

- (a) the details and present status of various railway projects being implemented  in  Maharashtra  including  those  announced  in  the  Union Budget during the last five years;
- (b) the  number  of  such  railway  projects  sanctioned  but  work  is  yet  to commence;
- (c) the  details  of  the  funds  allocated  /  spent  along  with  the  funds  lying unspent  for  the  said  projects  during  the  last  three  years,  State/  projectwise, along with the reasons for unspent funds;
- (d) whether it is proposed to implement any project in Parbhani and RatnagiriSindhudurg parliamentary constituencies and if so, the details thereof;
- (e) whether  the  work  of  such  new  railway  lines  in  tribal  areas  is  likely  to commence soon whose survey has been completed; and
- (f) if  so,  the  steps  taken/  being  taken  to  adopt  immediate  action  on  these railway projects approved by the Government in order to complete these projects in a time-bound manner and to avoid further escalation of costs?

## ANSWER

MINISTER OF RAILWAYS, COMMUNICATIONS AND ELECTRONICS & INFORMATION TECHNOLOGY

(SHRI ASHWINI VAISHNAW)

- (a) to (f): A Statement is laid on the Table of the House.

*****

STATEMENT  REFERRED  TO  IN  REPLY  TO  PARTS  (a)  TO  (f)  OF  STARRED QUESTION  NO.  282  BY  SHRI  SUNIL  DATTATRAY  TATKARE  AND  SHRI SANJAY  JADHAV  TO  BE  ANSWERED  IN  LOK  SABHA  ON  23.03.2022 REGARDING RAILWAY PROJECTS IN MAHARASHTRA

(a)  to  (c):            Railway  projects  are  sanctioned  Zonal  Railway-wise  and not State-wise, as Indian Railway's projects may span across State boundaries. However, as on 01.04.2021,  35 projects (16 New Line, 2 Gauge Conversion and 17 Doubling) costing ` 91,137 crore for 6,142 km length falling fully/ partly in  Maharashtra are under different stages of planning/ approval/ execution, out of which 906 km length has been commissioned and an expenditure of ` 18,008 crore incurred upto March, 2021. These include-

16 New Line projects covering a length of 2,017 km at a cost of ` 49,221 crore, out of which 62 km length has been commissioned and an expenditure of ` 4,563 crore incurred upto March, 2021.

2 Gauge Conversion projects covering a length of 580 km at a cost of ` 6,261  crore,  out  of  which  277  km  length  has  been  commissioned  and  an expenditure of ` 2,261 crore incurred upto March, 2021.

17 Doubling/ Multitracking Projects covering a length of 3,545 km at a cost of ` 35,655 crore, out of which 567 km length has been commissioned and an expenditure of ` 11,184 crore incurred upto March, 2021.

Details of these projects including those included in Budget subject to requisite  Government  approvals,  during  last  5  years  and  current  year  i.e. 2016-17, 2017-18, 2018-19, 2019-20, 2020-21 and 2021-22 are appended.

New Line, Gauge Conversion and Doubling projects falling fully/ partly in  Maharashtra are covered in Central Railway (CR), South Central Railway (SCR), South East Central Railway (SECR), South Western Railway (SWR) and Western Railway (WR) Zones of Indian Railways. Zone-wise details of funds of ongoing Railway projects including cost, expenditure and outlay are made available in public domain on Indian Railways website i.e.

www.indianrailways.gov.in  >Ministry  of  Railways  >Railway  Board  >About Indian Railways >Railway Board Directorates >Finance (Budget) >Rail Budget/Pink Book (Year)> Railway wise Works Machinery and Rolling Stock Programme.

Since 2014, there has been substantial increase in budget allotment for infrastructure projects.  Average annual Budget allocation for Infrastructure projects  and  safety  works,  falling  fully/  partly  in  the  State  of  Maharashtra, during 2014-19 has been enhanced to ` 4,801 crore per year from ` 1,171 crore per  year  during  2009-14,  which  is  310%  more  than  average  annual  Budget allocation  during  2009-14.  These  allocations have been increased to ` 7,281 crore in Financial Year 2019-20 (522% more than the average annual Budget allocation of 2009-14) and ` 6,700 crore in Financial Year 2020-21 (472% more than  the  average  annual  Budget  allocation  of  2009-14).  For  Financial  Year 2021-22, ` 8,547 crore has been provided for these projects, which is 630% more  than  the  average  annual  Budget  Outlay  of  2009-14  ( ` 1,171  crore  per year), for Financial Year 2022-23 highest ever budget outlay of ` 11,903 crore has been proposed for these projects, which is 916% more.

During 2014-21, 916 km section (87 km of New Line, 136 km of Gauge Conversion and 693 km of Doubling) falling fully/ partly in Maharashtra have been commissioned at an average rate of 130.86 km per year, which is 124% more than average annual commissioning during 2009-14 (58.4 km per year).

(d): Railway projects are sanctioned Zonal Railway wise and not Parliamentary Constituency-wise.

(e) and (f):  Railway  projects  are  sanctioned  Zonal  Railway  wise  and  not State-wise  or  region-wise,  as  Indian  Railway's  projects  may  span  across State/ region boundaries. However, as on 01.04.2021,  16 New Line projects, covering a length of 2,017 km, at a cost of ` 49,221 crore, falling fully/ partly in Maharashtra including tribal areas, are under different stages of planning/ approval/ execution, out of which 62 km length has been commissioned and an expenditure of ` 4,563 crore incurred upto March, 2021. On completion of these projects, rail connectivity in tribal areas will be improved.

The  execution  and  completion  of  any  Railway  project(s)  depends  on various  factors  like  quick  land  acquisition  by  State  Government,  forest clearance  by  officials  of  forest  department,  shifting  of  infringing  utilities, statutory clearances from various authorities, geological and topographical conditions  of  area,  law  and  order  situation  in  the  area  of  project(s)  site, number of working months in a year for particular project site due to climatic considerations  etc.  All  these  factors  affect  the  completion  time  and  cost overrun of the project(s). Nevertheless, every effort is being made to execute the project(s) expeditiously.

Various steps being taken by the Government for effective and speedy implementation  of  rail  projects  include  (i)  prioritisation  of  projects  (ii) substantial increase in allocation of funds on priority projects (iii) delegation of powers at field level (iv) close monitoring of progress of project at various levels,  and  (v)  regular  follow  up  with  State  Governments  and  concerned authorities for expeditious land acquisition, forestry and Wildlife clearances and for resolving other issues pertaining to projects.

*****

APPENDIX  REFERRED  TO  IN  REPLY  TO  PARTS  (a)  TO  (c)  OF  STARRED QUESTION NO. 282 BY SHRI SUNIL DATTATRAY TATKARE AND SHRI SANJAY JADHAV TO BE ANSWERED IN LOK SABHA ON 23.03.2022 REGARDING RAILWAY PROJECTS IN MAHARASHTRA

Details of the projects falling fully/ partly in the State of Maharashtra including those included in Budget subject to requisite Government approvals, during last 5  years  and  current  year  i.e.  2016-17,  2017-18,  2018-19,  2019-20,  2020-21  and 2021-22:

( ` in crore)

| SN   | Name of Project with length (km)                                                                                                                                      | Year of sanction/ inclusion in Budget                                                                                                                                 | Anticipated Cost                                                                                                                                                      | Expenditure upto March 2021                                                                                                                                           | Proposed outlay for 2022-23 excluding PPP                                                                                                                             |
|------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|      | NEW LINE:                                                                                                                                                             | NEW LINE:                                                                                                                                                             | NEW LINE:                                                                                                                                                             | NEW LINE:                                                                                                                                                             | NEW LINE:                                                                                                                                                             |
| 1    | Ahmednagar-Beed- Parle Vaijnath (261 km)                                                                                                                              | 1995-96                                                                                                                                                               | 4557                                                                                                                                                                  | 2757                                                                                                                                                                  | 200                                                                                                                                                                   |
|      | 35.27 km (Ahmednagar-Narayandoh-Solapurwadi) and Solapurwadi-Ashti (31 km) length has been commissioned. Work has been taken up in balance section in available land. | 35.27 km (Ahmednagar-Narayandoh-Solapurwadi) and Solapurwadi-Ashti (31 km) length has been commissioned. Work has been taken up in balance section in available land. | 35.27 km (Ahmednagar-Narayandoh-Solapurwadi) and Solapurwadi-Ashti (31 km) length has been commissioned. Work has been taken up in balance section in available land. | 35.27 km (Ahmednagar-Narayandoh-Solapurwadi) and Solapurwadi-Ashti (31 km) length has been commissioned. Work has been taken up in balance section in available land. | 35.27 km (Ahmednagar-Narayandoh-Solapurwadi) and Solapurwadi-Ashti (31 km) length has been commissioned. Work has been taken up in balance section in available land. |
| 2    | Baramati-Lonand (64 km)                                                                                                                                               | 1998-99                                                                                                                                                               | 736                                                                                                                                                                   | 277                                                                                                                                                                   | 0.0001                                                                                                                                                                |
|      | 27 Km (Lonand-Phaltan) has been commissioned.                                                                                                                         | 27 Km (Lonand-Phaltan) has been commissioned.                                                                                                                         | 27 Km (Lonand-Phaltan) has been commissioned.                                                                                                                         | 27 Km (Lonand-Phaltan) has been commissioned.                                                                                                                         | 27 Km (Lonand-Phaltan) has been commissioned.                                                                                                                         |
| 3    | Wardha-Nanded (via Yevatmal-Pusood) (284 km)                                                                                                                          | 2008-09                                                                                                                                                               | 3445                                                                                                                                                                  | 1486                                                                                                                                                                  | 541.47                                                                                                                                                                |
|      | Work on the project has been taken up.                                                                                                                                | Work on the project has been taken up.                                                                                                                                | Work on the project has been taken up.                                                                                                                                | Work on the project has been taken up.                                                                                                                                | Work on the project has been taken up.                                                                                                                                |
| 4    | Wadsa-Gadchiroli (52 km)                                                                                                                                              | 2011-12                                                                                                                                                               | 1096                                                                                                                                                                  | 42                                                                                                                                                                    | 20                                                                                                                                                                    |
|      | Land acquisition and forestry clearance for the project has been taken up.                                                                                            | Land acquisition and forestry clearance for the project has been taken up.                                                                                            | Land acquisition and forestry clearance for the project has been taken up.                                                                                            | Land acquisition and forestry clearance for the project has been taken up.                                                                                            | Land acquisition and forestry clearance for the project has been taken up.                                                                                            |
| 5    | Karad-Chiplun (112 km)                                                                                                                                                | 2015-16                                                                                                                                                               | 2954                                                                                                                                                                  | 0                                                                                                                                                                     | 0.0001                                                                                                                                                                |
|      | Project included in Budget subject to requisite Government approvals. Project not taken forward as parallel Vaibhavwadi-Kolhapur new line project sanctioned.         | Project included in Budget subject to requisite Government approvals. Project not taken forward as parallel Vaibhavwadi-Kolhapur new line project sanctioned.         | Project included in Budget subject to requisite Government approvals. Project not taken forward as parallel Vaibhavwadi-Kolhapur new line project sanctioned.         | Project included in Budget subject to requisite Government approvals. Project not taken forward as parallel Vaibhavwadi-Kolhapur new line project sanctioned.         | Project included in Budget subject to requisite Government approvals. Project not taken forward as parallel Vaibhavwadi-Kolhapur new line project sanctioned.         |
| 6    | Dighi Port-Roha (34 km)                                                                                                                                               | 2015-16                                                                                                                                                               | 725                                                                                                                                                                   | 0.19                                                                                                                                                                  | 0.0001                                                                                                                                                                |
|      | Work is at planning stage.                                                                                                                                            | Work is at planning stage.                                                                                                                                            | Work is at planning stage.                                                                                                                                            | Work is at planning stage.                                                                                                                                            | Work is at planning stage.                                                                                                                                            |
| 7    | Pune-Nasik (235 km)                                                                                                                                                   | 2016-17                                                                                                                                                               | 16039                                                                                                                                                                 | 0                                                                                                                                                                     | 0.0001                                                                                                                                                                |
|      | Pune-Nasik project has been taken up in Joint Venture (JV) mode by Maharashtra JV.                                                                                    | Pune-Nasik project has been taken up in Joint Venture (JV) mode by Maharashtra JV.                                                                                    | Pune-Nasik project has been taken up in Joint Venture (JV) mode by Maharashtra JV.                                                                                    | Pune-Nasik project has been taken up in Joint Venture (JV) mode by Maharashtra JV.                                                                                    | Pune-Nasik project has been taken up in Joint Venture (JV) mode by Maharashtra JV.                                                                                    |

| SN   | Name of Project with length (km)                                                                                                                                                                                           | Year of sanction/ inclusion in Budget                                                                                                                                                                                      | Anticipated Cost                                                                                                                                                                                                           | Expenditure upto March 2021                                                                                                                                                                                                | Proposed outlay for 2022-23 excluding PPP                                                                                                                                                                                  |
|------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| 8    | Vaibhavwadi-Kolhapur (108 km)                                                                                                                                                                                              | 2016-17                                                                                                                                                                                                                    | 3438                                                                                                                                                                                                                       | 0                                                                                                                                                                                                                          | 0.0001                                                                                                                                                                                                                     |
|      | Project is sanctioned in August, 2019 at a cost of ` 3438.49 crore. Cost estimation is under re-examination.                                                                                                               | Project is sanctioned in August, 2019 at a cost of ` 3438.49 crore. Cost estimation is under re-examination.                                                                                                               | Project is sanctioned in August, 2019 at a cost of ` 3438.49 crore. Cost estimation is under re-examination.                                                                                                               | Project is sanctioned in August, 2019 at a cost of ` 3438.49 crore. Cost estimation is under re-examination.                                                                                                               | Project is sanctioned in August, 2019 at a cost of ` 3438.49 crore. Cost estimation is under re-examination.                                                                                                               |
| 9    | Indore-Manmad via Malegaon (358 km)                                                                                                                                                                                        | 2016-17                                                                                                                                                                                                                    | 8858                                                                                                                                                                                                                       | 0                                                                                                                                                                                                                          | 0.0001                                                                                                                                                                                                                     |
|      | Work has been taken up by Indian Port Railway Corporation Limited (IPRCL) in Joint Venture mode.                                                                                                                           | Work has been taken up by Indian Port Railway Corporation Limited (IPRCL) in Joint Venture mode.                                                                                                                           | Work has been taken up by Indian Port Railway Corporation Limited (IPRCL) in Joint Venture mode.                                                                                                                           | Work has been taken up by Indian Port Railway Corporation Limited (IPRCL) in Joint Venture mode.                                                                                                                           | Work has been taken up by Indian Port Railway Corporation Limited (IPRCL) in Joint Venture mode.                                                                                                                           |
| 10   | Jeur-Ashti (78 km)                                                                                                                                                                                                         | 2017-18                                                                                                                                                                                                                    | 1560                                                                                                                                                                                                                       | 0                                                                                                                                                                                                                          | 0.0001                                                                                                                                                                                                                     |
|      | Project included in Budget subject to requisite Government approvals. State Government has been requested to share 50% cost of project and providing land free of cost. Consent of State Government has not been received. | Project included in Budget subject to requisite Government approvals. State Government has been requested to share 50% cost of project and providing land free of cost. Consent of State Government has not been received. | Project included in Budget subject to requisite Government approvals. State Government has been requested to share 50% cost of project and providing land free of cost. Consent of State Government has not been received. | Project included in Budget subject to requisite Government approvals. State Government has been requested to share 50% cost of project and providing land free of cost. Consent of State Government has not been received. | Project included in Budget subject to requisite Government approvals. State Government has been requested to share 50% cost of project and providing land free of cost. Consent of State Government has not been received. |
| 11   | Phaltan-Pandharpur (105 km)                                                                                                                                                                                                | 2017-18                                                                                                                                                                                                                    | 1153                                                                                                                                                                                                                       | 0                                                                                                                                                                                                                          | 0.0001                                                                                                                                                                                                                     |
|      | Project included in Budget subject to requisite Government approvals. State Government has been requested to share 50% cost of project and providing land free of cost. Consent of State Government has not been received. | Project included in Budget subject to requisite Government approvals. State Government has been requested to share 50% cost of project and providing land free of cost. Consent of State Government has not been received. | Project included in Budget subject to requisite Government approvals. State Government has been requested to share 50% cost of project and providing land free of cost. Consent of State Government has not been received. | Project included in Budget subject to requisite Government approvals. State Government has been requested to share 50% cost of project and providing land free of cost. Consent of State Government has not been received. | Project included in Budget subject to requisite Government approvals. State Government has been requested to share 50% cost of project and providing land free of cost. Consent of State Government has not been received. |
| 12   | Hatkanangale- Ichalkaranji (8 km)                                                                                                                                                                                          | 2017-18                                                                                                                                                                                                                    | 181                                                                                                                                                                                                                        | 0                                                                                                                                                                                                                          | 0.0001                                                                                                                                                                                                                     |
|      | Project included in Budget subject to requisite Government approvals. Project considered in Joint Venture mode.                                                                                                            | Project included in Budget subject to requisite Government approvals. Project considered in Joint Venture mode.                                                                                                            | Project included in Budget subject to requisite Government approvals. Project considered in Joint Venture mode.                                                                                                            | Project included in Budget subject to requisite Government approvals. Project considered in Joint Venture mode.                                                                                                            | Project included in Budget subject to requisite Government approvals. Project considered in Joint Venture mode.                                                                                                            |
| 13   | Solapur-Tuljapur- Osmanabad (84 km)                                                                                                                                                                                        | 2018-19                                                                                                                                                                                                                    | 905                                                                                                                                                                                                                        | 0                                                                                                                                                                                                                          | 10                                                                                                                                                                                                                         |
|      | Project sanctioned in January, 2019. Land acquisition has been taken up.                                                                                                                                                   | Project sanctioned in January, 2019. Land acquisition has been taken up.                                                                                                                                                   | Project sanctioned in January, 2019. Land acquisition has been taken up.                                                                                                                                                   | Project sanctioned in January, 2019. Land acquisition has been taken up.                                                                                                                                                   | Project sanctioned in January, 2019. Land acquisition has been taken up.                                                                                                                                                   |
| 14   | Dhule (Borvihir)- Nardana (51 km)                                                                                                                                                                                          | 2018-19                                                                                                                                                                                                                    | 493                                                                                                                                                                                                                        | 0                                                                                                                                                                                                                          | 50                                                                                                                                                                                                                         |
|      | Project sanctioned in January, 2019. Land acquisition has been taken up.                                                                                                                                                   | Project sanctioned in January, 2019. Land acquisition has been taken up.                                                                                                                                                   | Project sanctioned in January, 2019. Land acquisition has been taken up.                                                                                                                                                   | Project sanctioned in January, 2019. Land acquisition has been taken up.                                                                                                                                                   | Project sanctioned in January, 2019. Land acquisition has been taken up.                                                                                                                                                   |
| 15   | Kalyan-Murbad via Ulhasnagar (28 km)                                                                                                                                                                                       | 2018-19                                                                                                                                                                                                                    | 726                                                                                                                                                                                                                        | 0                                                                                                                                                                                                                          | 5                                                                                                                                                                                                                          |
|      | Project included in Budget subject to requisite Government approvals. DPR has been prepared for examination.                                                                                                               | Project included in Budget subject to requisite Government approvals. DPR has been prepared for examination.                                                                                                               | Project included in Budget subject to requisite Government approvals. DPR has been prepared for examination.                                                                                                               | Project included in Budget subject to requisite Government approvals. DPR has been prepared for examination.                                                                                                               | Project included in Budget subject to requisite Government approvals. DPR has been prepared for examination.                                                                                                               |
| 16   | Bidar-Nanded (155 km)                                                                                                                                                                                                      | 2018-19                                                                                                                                                                                                                    | 2354                                                                                                                                                                                                                       | 0                                                                                                                                                                                                                          | 0.0001                                                                                                                                                                                                                     |
|      | Project has been included in Budget subject to requisite government approvals. Detailed Project Report has been prepared. State Government of Maharashtra and                                                              | Project has been included in Budget subject to requisite government approvals. Detailed Project Report has been prepared. State Government of Maharashtra and                                                              | Project has been included in Budget subject to requisite government approvals. Detailed Project Report has been prepared. State Government of Maharashtra and                                                              | Project has been included in Budget subject to requisite government approvals. Detailed Project Report has been prepared. State Government of Maharashtra and                                                              | Project has been included in Budget subject to requisite government approvals. Detailed Project Report has been prepared. State Government of Maharashtra and                                                              |

| SN                                                                                | Name of Project with length (km)                                                                                                                                | Year of sanction/ inclusion in Budget                                                                                                                           | Anticipated Cost                                                                                                                                                | Expenditure upto March 2021                                                                                                                                     | Proposed outlay for 2022-23 excluding PPP                                                                                                                       |
|-----------------------------------------------------------------------------------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------|
|                                                                                   | Karnataka have been requested for providing land free of cost and sharing 50% cost of the project. Consent of State Governments has not been received.          | Karnataka have been requested for providing land free of cost and sharing 50% cost of the project. Consent of State Governments has not been received.          | Karnataka have been requested for providing land free of cost and sharing 50% cost of the project. Consent of State Governments has not been received.          | Karnataka have been requested for providing land free of cost and sharing 50% cost of the project. Consent of State Governments has not been received.          | Karnataka have been requested for providing land free of cost and sharing 50% cost of the project. Consent of State Governments has not been received.          |
|                                                                                   | GAUGE CONVERSION (GC):                                                                                                                                          | GAUGE CONVERSION (GC):                                                                                                                                          | GAUGE CONVERSION (GC):                                                                                                                                          | GAUGE CONVERSION (GC):                                                                                                                                          | GAUGE CONVERSION (GC):                                                                                                                                          |
| 1                                                                                 | Ratlam-Mhow- Khandwa-Akola and MM of Fatehabad- Chandrawati Ganj- Ujjain (496 km)                                                                               | 2008-09                                                                                                                                                         | 5411                                                                                                                                                            | 2261                                                                                                                                                            | 888                                                                                                                                                             |
|                                                                                   | 278 km section of GC (Dhosawas-Ratlam-Indore-Rau-Mhow & Nimarkheri-Mathela) has been commissioned. Work has been taken up in balance section in available land. | 278 km section of GC (Dhosawas-Ratlam-Indore-Rau-Mhow & Nimarkheri-Mathela) has been commissioned. Work has been taken up in balance section in available land. | 278 km section of GC (Dhosawas-Ratlam-Indore-Rau-Mhow & Nimarkheri-Mathela) has been commissioned. Work has been taken up in balance section in available land. | 278 km section of GC (Dhosawas-Ratlam-Indore-Rau-Mhow & Nimarkheri-Mathela) has been commissioned. Work has been taken up in balance section in available land. | 278 km section of GC (Dhosawas-Ratlam-Indore-Rau-Mhow & Nimarkheri-Mathela) has been commissioned. Work has been taken up in balance section in available land. |
| 2                                                                                 | Pachora-Jamner with extension upto Malkapur NG to BG (84 km)                                                                                                    | 2019-20                                                                                                                                                         | 850                                                                                                                                                             | 0                                                                                                                                                               | 0.0001                                                                                                                                                          |
|                                                                                   | Project included in Budget subject to requisite Government approvals. Preparation of Detailed Project Report has been taken up.                                 | Project included in Budget subject to requisite Government approvals. Preparation of Detailed Project Report has been taken up.                                 | Project included in Budget subject to requisite Government approvals. Preparation of Detailed Project Report has been taken up.                                 | Project included in Budget subject to requisite Government approvals. Preparation of Detailed Project Report has been taken up.                                 | Project included in Budget subject to requisite Government approvals. Preparation of Detailed Project Report has been taken up.                                 |
|                                                                                   | DOUBLING:                                                                                                                                                       | DOUBLING:                                                                                                                                                       | DOUBLING:                                                                                                                                                       | DOUBLING:                                                                                                                                                       | DOUBLING:                                                                                                                                                       |
| 1                                                                                 | Daund-Gulbarga Doubling (224.90 km) and Pune-Guntakal Electrification (641.37 km)                                                                               | 2009-10                                                                                                                                                         | 3162                                                                                                                                                            | 2626                                                                                                                                                            | 100                                                                                                                                                             |
|                                                                                   | 196 km doubling has been commissioned and work taken up in balance section.                                                                                     | 196 km doubling has been commissioned and work taken up in balance section.                                                                                     | 196 km doubling has been commissioned and work taken up in balance section.                                                                                     | 196 km doubling has been commissioned and work taken up in balance section.                                                                                     | 196 km doubling has been commissioned and work taken up in balance section.                                                                                     |
| 2                                                                                 | Kalyan-Kasara 3 rd line (68 km)                                                                                                                                 | 2011-12                                                                                                                                                         | 911                                                                                                                                                             | 340                                                                                                                                                             | 160                                                                                                                                                             |
|                                                                                   | Work taken up in available land.                                                                                                                                | Work taken up in available land.                                                                                                                                | Work taken up in available land.                                                                                                                                | Work taken up in available land.                                                                                                                                | Work taken up in available land.                                                                                                                                |
| 3                                                                                 | Bhusawal-Jalgaon 3 rd line (24 km)                                                                                                                              | 2011-12                                                                                                                                                         | 434                                                                                                                                                             | 319                                                                                                                                                             | 0.0001                                                                                                                                                          |
|                                                                                   | Entire project commissioned.                                                                                                                                    | Entire project commissioned.                                                                                                                                    | Entire project commissioned.                                                                                                                                    | Entire project commissioned.                                                                                                                                    | Entire project commissioned.                                                                                                                                    |
| 4                                                                                 | Wardha (Sewagram) - Nagpur 3 rd line (76 km)                                                                                                                    | 2012-13                                                                                                                                                         | 540                                                                                                                                                             | 362                                                                                                                                                             | 87                                                                                                                                                              |
|                                                                                   | 19 km (Butibori - Sindi) commissioned. Work taken up in balance section in available land.                                                                      | 19 km (Butibori - Sindi) commissioned. Work taken up in balance section in available land.                                                                      | 19 km (Butibori - Sindi) commissioned. Work taken up in balance section in available land.                                                                      | 19 km (Butibori - Sindi) commissioned. Work taken up in balance section in available land.                                                                      | 19 km (Butibori - Sindi) commissioned. Work taken up in balance section in available land.                                                                      |
| 5                                                                                 | Hotgi-Kudgi-Gadag (284 km)                                                                                                                                      | 2014-15                                                                                                                                                         | 1877                                                                                                                                                            | 1433                                                                                                                                                            | 140                                                                                                                                                             |
| 196 km section commissioned. Works taken up in balance section in available land. | 196 km section commissioned. Works taken up in balance section in available land.                                                                               | 196 km section commissioned. Works taken up in balance section in available land.                                                                               | 196 km section commissioned. Works taken up in balance section in available land.                                                                               | 196 km section commissioned. Works taken up in balance section in available land.                                                                               | 196 km section commissioned. Works taken up in balance section in available land.                                                                               |

| SN   | Name of Project with length (km)                                                           | Year of sanction/ inclusion in Budget                                                      | Anticipated Cost                                                                           | Expenditure upto March 2021                                                                | Proposed outlay for 2022-23 excluding PPP                                                  |
|------|--------------------------------------------------------------------------------------------|--------------------------------------------------------------------------------------------|--------------------------------------------------------------------------------------------|--------------------------------------------------------------------------------------------|--------------------------------------------------------------------------------------------|
| 6    | Wardha-Ballarshah 3 rd line (132 km)                                                       | 2015-16                                                                                    | 1272                                                                                       | 432                                                                                        | 305                                                                                        |
|      | 13.18 km section commissioned. Work taken up in balance section available land.            | 13.18 km section commissioned. Work taken up in balance section available land.            | 13.18 km section commissioned. Work taken up in balance section available land.            | 13.18 km section commissioned. Work taken up in balance section available land.            | 13.18 km section commissioned. Work taken up in balance section available land.            |
| 7    | Itarsi-Nagpur balance 3 rd line (280 km)                                                   | 2015-16                                                                                    | 2450                                                                                       | 520                                                                                        | 610                                                                                        |
|      | 25 km section has been commissioned. Work taken up in balance section in available land.   | 25 km section has been commissioned. Work taken up in balance section in available land.   | 25 km section has been commissioned. Work taken up in balance section in available land.   | 25 km section has been commissioned. Work taken up in balance section in available land.   | 25 km section has been commissioned. Work taken up in balance section in available land.   |
| 8    | Pune-Miraj-Londa (466 km)                                                                  | 2015-16                                                                                    | 4795                                                                                       | 1345                                                                                       | 1567                                                                                       |
|      | 146 km doubling has been commissioned. Work taken up in balance section in available land. | 146 km doubling has been commissioned. Work taken up in balance section in available land. | 146 km doubling has been commissioned. Work taken up in balance section in available land. | 146 km doubling has been commissioned. Work taken up in balance section in available land. | 146 km doubling has been commissioned. Work taken up in balance section in available land. |
| 9    | Kazipet -Ballarshah 3 rd line excluding Mandamari- Raghavapuram (202 km)                   | 2015-16                                                                                    | 2063                                                                                       | 1470                                                                                       | 550                                                                                        |
|      | 50 km tripling has been commissioned. Work taken up in balance section in available land.  | 50 km tripling has been commissioned. Work taken up in balance section in available land.  | 50 km tripling has been commissioned. Work taken up in balance section in available land.  | 50 km tripling has been commissioned. Work taken up in balance section in available land.  | 50 km tripling has been commissioned. Work taken up in balance section in available land.  |
| 10   | Rajnandgaon-Nagpur 3 rd line (228 km)                                                      | 2015-16                                                                                    | 3525                                                                                       | 1132                                                                                       | 641                                                                                        |
|      | 43 km tripling has been commissioned. Works taken up in balance section in available land. | 43 km tripling has been commissioned. Works taken up in balance section in available land. | 43 km tripling has been commissioned. Works taken up in balance section in available land. | 43 km tripling has been commissioned. Works taken up in balance section in available land. | 43 km tripling has been commissioned. Works taken up in balance section in available land. |
| 11   | Daund-Manmad (236 km)                                                                      | 2016-17                                                                                    | 2081                                                                                       | 534                                                                                        | 500                                                                                        |
|      | 35 km doubling has been commissioned. Work taken up in balance section in available land.  | 35 km doubling has been commissioned. Work taken up in balance section in available land.  | 35 km doubling has been commissioned. Work taken up in balance section in available land.  | 35 km doubling has been commissioned. Work taken up in balance section in available land.  | 35 km doubling has been commissioned. Work taken up in balance section in available land.  |
| 12   | Manmad-Jalgaon 3 rd line (160 km)                                                          | 2016-17                                                                                    | 1048                                                                                       | 267                                                                                        | 205                                                                                        |
|      | Work taken up in available land.                                                           | Work taken up in available land.                                                           | Work taken up in available land.                                                           | Work taken up in available land.                                                           | Work taken up in available land.                                                           |
| 13   | Wardha-Nagpur 4 th line (79 km)                                                            | 2016-17                                                                                    | 638                                                                                        | 248                                                                                        | 130                                                                                        |
|      | Butibori-Sindi (19 km) commissioned. Work taken up in balance section in available land.   | Butibori-Sindi (19 km) commissioned. Work taken up in balance section in available land.   | Butibori-Sindi (19 km) commissioned. Work taken up in balance section in available land.   | Butibori-Sindi (19 km) commissioned. Work taken up in balance section in available land.   | Butibori-Sindi (19 km) commissioned. Work taken up in balance section in available land.   |
| 14   | Jalgaon-Bhusawal 4 th line (24 km)                                                         | 2016-17                                                                                    | 265                                                                                        | 157                                                                                        | 55                                                                                         |
|      | Work taken up.                                                                             | Work taken up.                                                                             | Work taken up.                                                                             | Work taken up.                                                                             | Work taken up.                                                                             |

| SN   | Name of Project with length (km)                                                                                                                                        | Year of sanction/ inclusion in Budget                                                                                                                                   | Anticipated Cost                                                                                                                                                        | Expenditure upto March 2021                                                                                                                                             | Proposed outlay for 2022-23 excluding PPP                                                                                                                               |
|------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| 15   | Igatpuri - Manmad 3 rd line (122 km)                                                                                                                                    | 2018-19                                                                                                                                                                 | 1850                                                                                                                                                                    | 0.06                                                                                                                                                                    | 0.0001                                                                                                                                                                  |
|      | Project included in Budget subject to requisite approvals. Project considered in Joint Venture mode.                                                                    | Project included in Budget subject to requisite approvals. Project considered in Joint Venture mode.                                                                    | Project included in Budget subject to requisite approvals. Project considered in Joint Venture mode.                                                                    | Project included in Budget subject to requisite approvals. Project considered in Joint Venture mode.                                                                    | Project included in Budget subject to requisite approvals. Project considered in Joint Venture mode.                                                                    |
| 16   | Bhusawal-Wardha 3 rd line (313 km)                                                                                                                                      | 2019-20                                                                                                                                                                 | 2485                                                                                                                                                                    | 0                                                                                                                                                                       | 1                                                                                                                                                                       |
|      | Project included in Budget 2019-20 under Umbrella work, subject to obtaining requisite Government Clearances. Preparation of Detailed Project Report has been taken up. | Project included in Budget 2019-20 under Umbrella work, subject to obtaining requisite Government Clearances. Preparation of Detailed Project Report has been taken up. | Project included in Budget 2019-20 under Umbrella work, subject to obtaining requisite Government Clearances. Preparation of Detailed Project Report has been taken up. | Project included in Budget 2019-20 under Umbrella work, subject to obtaining requisite Government Clearances. Preparation of Detailed Project Report has been taken up. | Project included in Budget 2019-20 under Umbrella work, subject to obtaining requisite Government Clearances. Preparation of Detailed Project Report has been taken up. |
| 17   | Doubling of Akola- Dhone via Purna, Mudhkhed, Secunderabad, Mehboobnagar excluding Purna- Mudkhed and Bolarum- Mehboobnagar including Dhone bye pass (626 km)           | 2019-20                                                                                                                                                                 | 6260                                                                                                                                                                    | 0                                                                                                                                                                       | 5                                                                                                                                                                       |
|      | Project has been included in budget subject to requisite Government approvals. Detailed Project Report has been prepared for examination.                               | Project has been included in budget subject to requisite Government approvals. Detailed Project Report has been prepared for examination.                               | Project has been included in budget subject to requisite Government approvals. Detailed Project Report has been prepared for examination.                               | Project has been included in budget subject to requisite Government approvals. Detailed Project Report has been prepared for examination.                               | Project has been included in budget subject to requisite Government approvals. Detailed Project Report has been prepared for examination.                               |

*****