Lok Sabha Question No. 3028 (UNSTARRED), answered on 2022-08-04
Subject: Highway Projects in Chhattisgarh
Ministry: ROAD TRANSPORT AND HIGHWAYS
Asked by: Arun Sao, Sunil Kumar Soni, Vijay Baghel

## GOVERNMENT OF INDIA MINISTRY OF ROAD TRANSPORT & HIGHWAYS

## LOK SABHA

UNSTARRED QUESTION NO. 3028 ANSWERED ON 4 TH  AUGUST, 2022

## HIGHWAY PROJECTS IN CHHATTISGARH

3028. SHRI ARUN SAO:

SHRI SUNIL KUMAR SONI:

SHRI VIJAY BAGHEL:

## Will the Minister of ROAD TRANSPORT AND HIGHWAYS

सड़क परिवहन औि िाजमार्ग मंत्री

be pleased to state:

- (a)  the  details  and  the  present  status  of  State/National  Highway projects passing through Bilaspur, Raipur and Durg in the State of Chhattisgarh undertaken during the last three years and the current year;
- (b) whether any project for development/upgradation of State/National  Highways  passing  through  the  said  areas  has  been taken  up  during  the  said  period  and  if  so,  the  funds  allocated, released and utilised for the purpose;
- (c) the details and the present status of work on these projects; and
- (d) the time by which the above projects are likely to be completed?

## ANSWER

THE MINISTER OF ROAD TRANSPORT AND HIGHWAYS

(SHRI NITIN JAIRAM GADKARI)

- (a) to (d)   The Ministry is primarily responsible for development and maintenance  of  National  Highways  (NHs).  The  details  of  National Highways projects taken up in Bilaspur, Raipur and Durg  districts in the State of Chhattisgarh during the last three years and current year along with their present status, sanctioned/awarded cost, expenditure incurred and timeline for completion are annexed.

ANNEXURE ANNEXURE REFERRED TO IN REPLY TO PARTS (a) to (d) OF LOK SABHA UNSTARRED  QUESTION NO. 3028 FOR ANSWER  ON 04.08.2022 ASKED BY SHRI ARUN SAO, SHRI SUNIL KUMAR SONI and  SHRI  VIJAY  BAGHEL  REGARDING  HIGHWAY  PROJECTS  IN CHHATTISGARH

|   Sl. No. | Name of Project                                                                                                                                    |   Length (Km) |   Sanctioned / Awarded Cost (Rs. in crore) | Expenditure (Rs in crore)   | Actual/Likely date of Completion   | Present Status          |
|-----------|----------------------------------------------------------------------------------------------------------------------------------------------------|---------------|--------------------------------------------|-----------------------------|------------------------------------|-------------------------|
|         1 | 4-laning of Raipur- Kodebad section from km10.200 to 43.400 of NH-43 (New NH-30)                                                                   |        33.2   |                                     304.07 | 249.92                      | Sep-22                             | At Implementation Stage |
|         2 | 4-laning of Kodebad- Dhamtari section from km. 43.4 to 82.209 of NH-43 (New NH-30)                                                                 |        38.809 |                                     356.62 | 238.03                      | Dec-22                             | At Implementation Stage |
|         3 | 4-Laning of Simga- Sargaon Section of NH-200 (New NH- 130) from Km 48+580 to Km 91+026                                                             |        42.44  |                                     385.03 | 384.81                      | PCC issued w.e.f. 28.01.2020       | At Completion Stage     |
|         4 | 4-Laning of Bilaspur- Pathrapali section from Km 0.00 to Km. 53.300 of NH-111 (New NH 130)                                                         |        53.3   |                                    1141    | 407.87                      | PCC issued w.e.f. 16.07.2022       | At Completion Stage     |
|         5 | 4/6 Laning of Raipur- Simga Section of NH- 200 (New NH-30) from Km0+000 toKm 48+580 under EPC Mode                                                 |        48.58  |                                     513    | 538.73                      | PCC issued w.e.f. 17.12.2021       | At Completion Stage     |
|         6 | Flyover and junction development at Tatibandh chowk at km 281.7 on Raipur- Aurang section of NH- 6 (New NH-53).                                    |         3.565 |                                      89.11 | 36.23                       | Mar-23                             | At Implementation Stage |
|         7 | Improvement of Crust & Strengthening work of Raipur-Durg 4- Lane (including improvement of Junction) in km. 281.00 to 307.600 of NH-53 (Old NH-06) |        20.4   |                                      49.58 | -                           | -                                  | At Tender Stage         |

<!-- image -->

|   8 | One Time Improvement of road in Masturi Bypass km. 10.400 to 11.250= 0.850, km 14.200 to 16.900= 2.700km, km 18.042 to Km25.206 = 7.164km &km25.206 to 51.756 = 26.55 km (Total length= 37.264 km) & Raising from km 16.900 to 18.042 (length= 1.142 km) on NH-49                                                                                                                               |   38.41 |   23.72 | 17.86   | Aug-22     | At Completion Stage     |
|-----|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|---------|---------|------------|-------------------------|
|   9 | Up-gradation of NH 130C Abhanpur- Panduka from km. 0+000 to Km 40+400 to two lane with paved shoulders on Engineering, Procurement & Construction (EPC) mode                                                                                                                                                                                                                                    |  40.38  |  193.16 | 3.31    | Sept-23    | At Implementation Stage |
|  10 | Rehabilitation and upgradation of NH- 200 (New NH=49) from km 127.500 to 178.944 (Village Theka/Darrighat to Village BanariSection) to four/two -lane with paved shoulders under NHDP-IV on EPC                                                                                                                                                                                                 |  33.187 |  512.77 | 476.13  | 08.03.2021 | Completed               |
|  11 | mode. Upgradation of Bilaspur-Takhatpur- Mungeli-Pandariya- Pondi Road on N.H.- 130A Package - III(A) Takhatpur By-pass from existing Ch. 26.542 to 32.093 [Design Ch. 18.700 to 25.900] &Mungeli By- pass from existing Ch. 45.786 to 56.275 [Design Ch. 29.600 to 51.600] and Package - III(B) Pandariya By- Pass from existing Ch. 82.582 to 87.133 [Design Ch. 77.900 to 81.1000 &Pondi By- |  25.7   |  351.19 | -       | -          | At Tender Stage         |

<!-- image -->

|    | pass from existing Ch. 103.166 to 104.756 [Design Ch. 97.000 to 103.395] to two lane with paved shoulder configuration on EPC mode.                                                                                                                              |        |        |        |          |                         |
|----|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------|--------|--------|----------|-------------------------|
| 12 | Upgradation of Keonchi - Ratanpur Road of NH 45 Package-II, from design chainage km 278.75 to km 321.348 to two lane with paved shoulders under Corridor scheme on EPC mode.                                                                                     | 42.598 | 286    | -      | -        | At Tender Stage         |
| 13 | Construction of 4 Nos Grade Separator between Km. 281.000 to Km, 307.600 (Km. 286.400 Kumhari, Km. 299.000 Transport Nagar, Km. 302.000 Power House, Km. 304.000 Chandra Moura Chowk to Km. 305.00 Supela) of NH- 53 Old NH-06) Raipur-Durg 4 Lane on EPC mode . |  0     | 349.03 | 182.17 | March-23 | At Implementation Stage |
| 14 | Strengthening and widening of existing 2 lane road to two lane paved shoulder from km 7.750 to 26.542 & km. 32.093 to 45.786 of NH -130 on EPC mode.                                                                                                             | 32.4   | 188.8  | 123.5  | Sept-22  | At Implementation Stage |

****