Lok Sabha Question No. 2035 (UNSTARRED), answered on 2021-12-09
Subject: Construction of NHs in Bihar
Ministry: ROAD TRANSPORT AND HIGHWAYS
Asked by: Rajiv Ranjan (Lalan) Singh

## be pleased to state:

- (a)  the  details  of  National  Highways  (NHs)  proposed  and  under construction in Bihar along with present status thereof;
- (b) the details of NHs completed in Bihar in the last three years and the funds spent thereon;
- (c)  whether acquisition of land is one of the problems for delay in construction on NH in the country including Bihar; and
- (d) if so, the details thereof and the remedial measures being taken by the Government in this regard?

## ANSWER

## THE MINISTER OF ROAD TRANSPORT AND HIGHWAYS

(SHRI NITIN JAIRAM GADKARI)

- (a)  The  details  of  National  Highways  (NHs)  proposed  and  under construction  in  Bihar  along  with  present  status  is  attached  at Annexure-1.
- (b) The details of NHs completed in Bihar in the last three years is
- attached at Annexure-2.
- (c) to (d) Yes Sir, acquisition of land is one of the problems for delay in construction on NH in the country including Bihar. The Ministry of Road Transport & Highways has taken following steps to expedite the process of land acquisition and completions of the project:

## GOVERNMENT OF INDIA

## MINISTRY OF ROAD TRANSPORT AND HIGHWAYS

## LOK SABHA UNSTARRED QUESTION NO. 2035 ANSWERED ON 09 TH  DECEMBER, 2021

## CONSTRUCTION OF NHs IN BIHAR 2035. SHRI RAJIV RANJAN SINGH ALIAS LALAN SINGH Will the Minister of ROAD TRANSPORT AND HIGHWAYS

सड़क परिवहन औि िाजमार्ग मंत्री

- i. Determination of compensation for land acquisition for NHs in consonance with the applicable provisions of the Right to Fair Compensation and Transparency in Land Acquisition, Rehabilitation and Resettlement (RFCTLARR) Act, 2013, w.e.f. 01.01.2015. The stipulations contained in the RFCTLARR Act, 2013 prescribes for:
- a) The higher value amongst prevailing circle-rates or average of highest 50% of sales-transactions of past 03 years shall be the market value of land;
- b) Value  of  land  in  rural  areas  is  multiplied  by  a  factor determined by the 'appropriate' Government; and,
- c) Solatium @100% is payable on the sum of: (a) market value of  land  (multiplied  by  factor)  and,  (b)  value  of  assets thereon  (i.e.  crops,  trees,  ponds,  buildings,  bore-wells, structures etc.);
- d) Interest @ 12% per annum is paid on market value of land from  date  of  3A/  3D  Notification  till  the  date  of  taking possession  or  payment  of  compensation,  whichever  is earlier.
- ii. Completion of major portion of land acquisition prior to initiation of bid;
- iii. Constitution of High Power Committee under Chief Secretary to resolve the issue related to land acquisition;
- iv. Delegation of powers to Regional Officers for speedier decision making;
- v. Engagement of retired revenue personnel at Regional Officer/ Project  Director  level  as  well  as  at  Competent  Authority  for Land Acquisition level to assist in Land Acquisition matters;
- vi. Introduction  of  Bhoomi  Rashi  portal  for  online  submission  of Land Acquisition notification for reducing the time in publication;
- vii. Regular  review at  the  level  of  Hon'ble  Minister  for  Road Transport & Highways, Secretary, Ministry of Road Transport & Highways and Chairman, National Highways Authority of India (NHAI) and other senior officers;
- viii. Close coordination with other Ministries and Governments.
13. State

Annexure-1

ANNEXURE  REFERRED  IN  REPLY  TO  PART  (a)  OF  LOK  SABHA UNSTARRED QUESTION NO. 2035 FOR 09-12-2021 ASKED BY SHRI RAJIV RANJAN SINGH ALIAS LALAN SINGH REGARDING CONSTRUCTION OF NHS IN BIHAR.

A. List of National Highways (NHs) work proposed in Bihar

|   Sl. No. | Description of Project                                                                             |   Length (Km) | Current Status                                                          |
|-----------|----------------------------------------------------------------------------------------------------|---------------|-------------------------------------------------------------------------|
|         1 | Bridge over river Ganga from Dighwar- Sherpur - pkg-V of Patna Ring Road                           |         15    | Under DPR                                                               |
|         2 | Danapur- Shivala- Bihta elevated Road (In place of Patna-Koilwar stretch Terminated in 2018)       |         23.5  | Under DPR. Land Acquisition in progress.                                |
|         3 | 6 laning of Aurangabad- Chourdaha Pkg-I (Bihar - Jharkhand Border (Balance NHDP- under Bharatmala  |         29.83 | Under Bidding                                                           |
|         4 | 6 laning of Aurangabad- Chourdaha Pkg-II (Bihar - Jharkhand Border (Balance NHDP- under Bharatmala |         39.69 | Under Bidding                                                           |
|         5 | Rajauli Bhaktiyarpur (Package-1)                                                                   |          6.68 | Under DPR. Wildlife Clearance awaited.                                  |
|         6 | Siwan- Masrakh Section of NH 227A (BRT under NH(O) (Ramjanki Marg)                                 |         51.85 | Under DPR. Land Acquisition in progress.                                |
|         7 | Rajapatti- Faizallahpur Section of NH 227A (BRT under NH(O) (Ramjanki Marg)                        |          8.5  | Under DPR. Land Acquisition in progress.                                |
|         8 | Kesariaya- Chakia Section of NH 227A (BRT under NH(O) (Ramjanki Marg)                              |         22.89 | Under DPR. Land Acquisition in progress.                                |
|         9 | Chorma- Bairgania Section of NH 227F ( Border connectivity)                                        |         34.56 | Under DPR. Land Acquisition in progress.                                |
|        10 | Patna (AIIMS) to Bakarpur section of NH- 139W (under Bharatmala)                                   |         30    | LAC proposal submitted to NHAI, HQ on 18.08.2021. LAC approval awaited. |
|        11 | Deoria (Manikpur)-Adalbari (Hajipur on SH- 74) (under Bharatmala)                                  |         36    | Under DPR. Land Acquisition in progress.                                |
|        12 | Rampur Khajuriya - Keshariya- Pkg - I Manikpur - Sahebganj                                         |         42.87 | Under DPR. Land Acquisition in progress.                                |
|        13 | Rampur Khajuriya - Keshariya- Pkg - II Sahebganj-Areraj                                            |         39.64 | Under DPR. Land Acquisition in progress.                                |

|   Sl. No. | Description of Project                                                                            |   Length (Km) | Current Status                           |
|-----------|---------------------------------------------------------------------------------------------------|---------------|------------------------------------------|
|        14 | Amas-Shivrampur (Amas Darbhanga) (GAYA)                                                           |         55    | Under Bidding                            |
|        15 | Shivrampur-Ramnagar (Amas Darbhanga corridor)                                                     |         54.32 | Under Bidding                            |
|        16 | Kalyanpur-Taldashraha (Amas Darbhanga)                                                            |         45    | Under DPR. Land Acquisition in progress. |
|        17 | Taldashraha - Bela Nawada from KM 45.00 to KM 89.09 (Amas to Darbhanga)- Pkg - IV                 |         44.1  | Under DPR. Land Acquisition in progress. |
|        18 | Saharsa-Umagaon Section of NH 227L (under BRT) (Pkg-I)                                            |         47.75 | Under DPR. Land Acquisition in progress. |
|        19 | Saharsa-Umagaon Section of NH 527A (under BRT) (Pkg-II)                                           |         14.88 | Under DPR. Land Acquisition in progress. |
|        20 | Saharsa-Umagaon Section of NH 527A (under BRT) (Pkg-III)                                          |         26.04 | Under DPR. Land Acquisition in progress. |
|        21 | Saharsa-Umagaon Section of NH 327E (under BRT) (Pkg-V)                                            |         39.08 | Under DPR. Land Acquisition in progress. |
|        22 | Widening of Bhagalpur to Baljhor (BR/JH Border) of NH-133E                                        |         59.6  | Under DPR. Land Acquisition in progress  |
|        23 | Improvement to 2-lane paved shoulder of Hajipur to Bhachhwara (NH-122) of NH- 122B                |         72.95 | Under DPR. Land Acquisition in progress  |
|        24 | Improvement to 2-lane paved shoulder of Sarwan to Chakai junction of NH-333C                      |         16    | Under DPR. Land Acquisition in progress  |
|        25 | Improvement to 2-lane paved shoulder of Rosera to Darbhanga Bypass near Ramnagar of NH-527E       |         46.45 | Under DPR. Land Acquisition in progress  |
|        26 | Improvement to 2-lane paved shoulder of Saraigarh to Ganpatganj section of NH- 327AD              |         10.6  | Under DPR. Land Acquisition in progress  |
|        27 | Improvement to 2-lane paved shoulder of Buxer (NH-84) -Chausa- Ramgarh Mohania (NH-19) of NH-319A |         69.02 | Under DPR. Land Acquisition in progress  |
|        28 | Improvement to 2-lane paved shoulder of Musrigharari to Bel Nawada of NH-322                      |         56.1  | Under DPR. Land Acquisition in progress  |
|        29 | Improvement to 2-lane paved shoulder of Barbigha to Banka of NH-333A                              |        179    | Under DPR. Land Acquisition in progress  |
|        30 | Improvement to 2-lane paved shoulder of Amdabad to Manihari of NH-131A                            |         33.78 | Under DPR. Land Acquisition in progress  |

|   Sl. No. | Description of Project                                                                               |   Length (Km) | Current Status                          |
|-----------|------------------------------------------------------------------------------------------------------|---------------|-----------------------------------------|
|        31 | Improvement to 2-lane paved shoulder of of NH- 122 A                                                 |         31.2  | Under DPR Stage                         |
|        32 | Improvement to 2-lane paved shoulder of NH-219 (Mohania- Bhabhua- Chainpur-UP Boarder)               |         45    | Under DPR. Land Acquisition in progress |
|        33 | Improvement to 2-lane paved shoulder of Betia-Patzirawa-Paknaha in Bihar to Seorahi in U.P, NH-727AA |         39.2  | Under DPR. Land Acquisition in progress |
|        34 | 4-laning of Darbhanga-Jainagar section of NH-105                                                     |         58    | Under DPR. Land Acquisition in progress |
|        35 | 4-lane Revelgunj bypass of NH-1-                                                                     |          7.15 | Under DPR. Land Acquisition in progress |

## A. List of National Highways (NHs) work under construction in Bihar

|   Sr. No. | Name of work                                                            |   Length |   Project cost (in cr) |   Physical Progress |
|-----------|-------------------------------------------------------------------------|----------|------------------------|---------------------|
|         1 | 2 - L Approach roads to Rail cum Road Bridge at Munger Ghat             |   14.517 |                 227.77 |               75    |
|         2 | 4L Munger - Mirzachauki of NH-80, Pkg- I                                |   26.06  |                 981    |                0    |
|         3 | 4L Munger - Mirzachauki of NH-80, Pkg- II                               |   29.45  |                 902    |                0    |
|         4 | 4L Munger - Mirzachauki of NH-80, Pkg- III                              |   32.4   |                1017    |                0    |
|         5 | 4L Munger - Mirzachauki of NH-80, Pkg- IV                               |   36.56  |                 892    |                0    |
|         6 | 4L Rajauli- Bakhtiyarpur Section PKG-II from Km 54+405 to Km 101+630    |   47.22  |                1065    |               22    |
|         7 | 4L Rajauli- Bakhtiyarpur Section PKG-III from km. 101.630 to km.152.520 |   50.89  |                2310    |                0    |
|         8 | 4-laning of Bakhtiyarpur-Mokama Secton km 153.300 to 197.900            |   44.6   |                 837.09 |               37.27 |
|         9 | 6L Kanhauli - Ramnagar Section of NH- 131G                              |   39.16  |                 797    |               11.12 |
|        10 | 4-laning of Koilwar to Bhojpur section from km 33.250 to km 77.100      |   43.85  |                 825.17 |               79.79 |
|        11 | 4-laning of Bhojpur - Buxar section from km 77.100 to km 125.100        |   47.9   |                 681.67 |               69.59 |

|   12 | 4-Laning of Patna-Bakhtiyarpur Section from Km.181.300 to Km 231.950                                 |   50.65 | 574.00   |   99.78 |
|------|------------------------------------------------------------------------------------------------------|---------|----------|---------|
|   13 | 4L Arrah - Parariya Section of NH- 319,PKG-I                                                         |  54.53  | 700.00   |   30.3  |
|   14 | 4L Parariya - Mohaniya Section of NH- 319, Pkg-II                                                    |  60.8   | 690.00   |   14.89 |
|   15 | 2L Kosi Bridge (Bhega- Bakaur Section)                                                               |  13.3   | 1101.99  |   19.38 |
|   16 | 2-Laning of Muzaffarpur-Sonbarsa Section km 0.00 to km 89.00                                         |  82.697 | 512.00   |  100    |
|   17 | Balance work of 2-Laning of km 0.00 to km 62.064 and 7.33 km Raxaul Bypass, Piprakothi to Raxaul     |  68.591 | 333.60   |   64    |
|   18 | 4L of Patna-Gaya-Dobhi NH-83, PKG- 1                                                                 |  39     | 649.90   |   10.72 |
|   19 | 4L of Patna-Gaya-Dobhi NH-83 Pkg-II                                                                  |  44     | 496.47   |   19.56 |
|   20 | 4L of Patna-Gaya-Dobhi NH-83 Pkg-III                                                                 |  44.217 | 464.09   |   21.02 |
|   21 | 4- Lanning Forbesganj-Jogbani of Km 0.00 to km 9.258Km.                                              |   9.258 | 327.00   |   86    |
|   22 | Kishganj LCW Flyover                                                                                 |   3.18  | 129.20   |   82    |
|   23 | 4L Narenpur- Purnia of NH - 131A                                                                     |  49     | 1905.00  |   22    |
|   24 | 6-Laning of Varanasi Aurangabad Section Km. 786 to Km.978.4 (UP-57km / Bihar - 135 km)               | 192.4   | 2848.00  |   59.47 |
|   25 | 4-Laning of Hajipur - Muzaffarpur Section km 0.00 to km 46.3 including Muzaffarpur bypass 16.87 km   |  63.17  | 671 .7   |   87    |
|   26 | 4-Laning of Chhapra to Hajipur (including 2 lane Chhapra bypass 15 km length) km 143.20 to km 209.94 |  66.74  | 575.00   |   87    |
|   27 | 2 Laning of Chhapra - Gopalganj Section km 0.00 to km 94.26                                          |  94.26  | 644.27   |   96    |
|   28 | 2-lane with PS Majhouli - Charout of NH- 527C from km. 0.00 to km. 63.655 in state of Bihar          |  63.66  | 537.17   |   17    |
|   29 | 2 -L Maheshkhunt- Saharsa -Purnea of NH- 107 (Pkg-I)                                                 |  90     | 644.50   |   17.7  |
|   30 | 2 -L Maheshkhunt- Saharsa -Purnea of NH- 107 (Pkg-II)                                                |  87.96  | 736.01   |   14.2  |
|   31 | 6 lane Bridge with Approach for Aunta - Simaria Section of NH - 31                                   |   8.15  | 1161.00  |   27.52 |

84%

59.59%

84.32%

67.82%

33.42%

14.1%

51.8%

|   32 | 4-laning of Simaria-Khagaria Section km 206.050 to 266.282                                                                 | 60.23   |   567.00 | 89.00   |
|------|----------------------------------------------------------------------------------------------------------------------------|---------|----------|---------|
|   33 | Construction of 4-lane ROB (L.C No SK/257C) of km 11 of NH-327E (Job no. NH-327E/Bihar(4)/15-16/016-S&R(B))                | ROB     |  82.43   | 84%     |
|   34 | Construction of 2-lane ROB in lieu of level crossing No-KK-4A of km 31 (Mania)of NH-81 Job no. 2014-15-007 S&R (B) (3*37m) | ROB     |  53.7809 | 59.59%  |
|   35 | Construction of 2-lane combined ROB in lieu of level crossing No-KK-12 of km 48 (Pranpur) of NH-81.                        | ROB     |  49.547  | 84.32%  |
|   36 | Construction of 2-lane ROB of km 46 (LC No KT2-2/B)of NH-131A (Katihar) [Job no.NH-131A/Bihar(1)/15-16/015- S&R(B)]        | ROB     |  44.48   | 67.82%  |
|   37 | Construction of 2-lane ROB of km 100 of NH-327E (Job no. NH-327E/Bihar(2)/15- 16/014-S&R(B))                               | ROB     |  87.86   | 33.42%  |
|   38 | Construction of 2-lane combined ROB in km 1.10 & km 1.11 of NH-101.Job no. 2014-15-005 S&R (B)                             | ROB     |  61.99   | 47%     |
|   39 | Construction of 2-lane ROB of km 132 of NH-19 (Job no. NH-19-Bihar(16)-2015- 16-013-S&R(B)) (LC-65-B/2E)                   | ROB     |  77.38   | 14.1%   |
|   40 | Construction of 2-lane ROB of km 135 of NH-19 (L.C No 62-A/3-E)(Job no. NH-19- Bihar(17)-2015-16-012-S&R(B))               | ROB     |  55.89   | 29.00%  |
|   41 | Construction of 4-lane ROB of km 12 of NH-103 (Job no. NH-103/Bihar (5)/15- 16/019-S&R(B))                                 | ROB     | 146.46   | 51.8%   |
|   42 | Construction of ROB in km 194 (LC no. 53B/T-2) of NH 327E(Job No. NH-327E- BR-2018-19/8)                                   | ROB     |  77.07   | 18%     |
|   43 | Construction of ROB in km 24 (LC no. 77A) of NH 327A (Job No. NH-327A-BR- 2018-19/11)                                      | ROB     |  50.59   | 6%      |
|   44 | Construction of ROB in km 49 of NH 131A at Gaushala (Job No NH 131A-Bihar (16)/17-S&R(B)-027                               | ROB     |  61.97   | 2%      |

60%

|   45 | Construction of 2-lane ROB of km 91 of NH-28B (job no. NH-28B/Bihar(7)/15-16- 020-S&R(B))                                                                                                                                                          | ROB    |   62.4799 | 0%     |
|------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------|-----------|--------|
|   46 | Rehabilitation of 4-lane 5.575 km long, 4-lane MG Setu over Ganga River on NH- 19 from km 212.72 to km 218.95 by dismantling the damaged pre stressed cantilever arms Superstructure and subsequent redecking by steel truss in Patna on EPC mode. | Bridge |   1742.01 | 84.51% |
|   47 | Reconstruction of damaged Bridge over river Falgu at km 38 near Bandhuganj on NH-110.                                                                                                                                                              | Bridge |     12.15 | 60%    |
|   48 | Construction of High level New RCC Bridge at km 81.00 of NH-327E on EPC Mode (Job no. NH-327E-BR-2018-19/4)                                                                                                                                        | Bridge |     12.89 | 37%    |
|   49 | Construction of Major bridge over Bhangia River at km 86.936 of NH-327E & its approaches on EPC mode (Job No. NH-327E-BR-2018-19/5)                                                                                                                | Bridge |     15.69 | 57.77% |
|   50 | Construction of RCC Minor bridge in km 02, km 14, km 40 and km 43 of NH-333 (Job-333-BR-2017-18/915)                                                                                                                                               | bridge |     23.5  | 61%    |
|   51 | Construction of RCC Bridge at km 61/247, 61/650 & km 64 of NH-110 on EPC mode in the State of Bihar(Job No. NH-110-BR-2018-19/6).                                                                                                                  | Bridge |     15.22 | 5%     |
|   52 | Construction of a new 4 lane (Parrelel to existing MG Setu) with its approaches from km 0.00 to km 14.500 across river Ganga on NH-19 at Patna on EPC basis(Job No. NH-19-Bihar-2018-19- 924).                                                     | 14.5   |   2926.42 | 6.71%  |
|   53 | Construction of a new 4 lane Major Bridge across River Kosi at Phulaut including Rehabilitation and upgradation of existing Birpur-Bihpur Section of NH- 106 fromkm106 to 136 to 2- Lane Paved shoulder on EPC mode                                | 30     |   1478.4  | 0%     |
|   54 | W & S work in km 0.00 to 14.50 of NH- 101.(Job No. NH-101-BR-2017-18/910)                                                                                                                                                                          | 13     |     68.48 | 85%    |
|   55 | W & S work in km 30.00 to 45.00 of NH- 101. Job no. 101-BR-2017-18/911                                                                                                                                                                             | 15     |     82.18 | 94%    |

|   56 | Widening and strengthening of existing road into 2 lane with paved shoulder from Pokhrauni Chowk to Junction with NH-57 near Jhanjharpur (km 0.00 o 28.00) of NH-527A in the State of Bihar.(Job no. 527A-BR-2015-16-893)   |   26.3 |   98.84 | 85%   |
|------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------|---------|-------|
|   57 | Widening/ strengthening from km 115.00 (Tola Kurwa) to 141.050 (Bishunpur) of NH-333 (Job NO.333-BR- 2017-18/917)                                                                                                           | 26.5   |   95.77 | 95%   |
|   58 | Strengthening & Widening from km 142.050 to 167.465 (Goh-Daudnagar) of NH-120. Job no. 120-BR-2017-18/913                                                                                                                   | 25.415 |  115.1  | 73%   |
|   59 | Strengthening & Widening from km 0.00 to 10.80 of NH-219(Job No. NH-219-BR- 2018-19/7)                                                                                                                                      | 10.8   |   67.13 | 75%   |
|   60 | Strengthening and widening to 2 lane with paved shoulder from km 103.865 to 142.050 (Gaya-Goh) of NH-120.                                                                                                                   | 37.885 |  153.24 | 79%   |
|   61 | Strengthening and widening to 2 lane with paved shoulder from km 181.465 to 201.665 of NH-120 Nasriganj - Vikramganj                                                                                                        | 20.2   |   95.3  | 0%    |
|   62 | Widening to 2 lane with paved shoulder and strengthening from km 19.860 to 38.060 ( Length- 18.200) of NH-219 on EPC Mode                                                                                                   | 18.2   |   95.87 | 60%   |
|   63 | Widening to 2 lane with paved shoulder and strenthening from km 45.00 to 65.00 (design length- 18.990) of NH-101 (New NH-331) on EPC Mode.                                                                                  | 20     |   88.42 | 94%   |
|   64 | Strengthening work from Km 0.00 (Paswan chowk) to 58.450 (Mushrigharari) of NH-103 (New no-322) on EPC Mode (Job No. NH-322-BR-2019- 20/20).                                                                                | 55.5   |   75.52 | 72%   |
|   65 | Strengthening work in km 68 to 89 of NH110 under EPC Mode in the State of Bihar                                                                                                                                             | 20.65  |   35.82 | 10%   |
|   66 | Widening & Strengthening from km 100.40 to km 107.80 (from Lakhanpur More to Faijullahpur) of NH-227A under EPC mode in the state of Bihar.                                                                                 |  7.4   |   25.27 | 85%   |

|   67 | Strengthening from km 38.85 to 97.05 of NH-227A                                                                                                                                                                                                                                      | 56.75   |   77.65 | 34%   |
|------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|---------|-------|
|   68 | Construction of New 4-Lane Bridge (Parallel to existing Vikramashila Setu)from km 8+920 to Km 13+375(including approach road 35m Naugachhia side &53 m Bhagalpur side)across River Ganga on newly declared NH-131B at Bhagalpur in the State of Bihar(Job No.NH-131B-BR-2020- 21/21) | 4.5     | 1110.23 | 0%    |
|   69 | Strengthening from Km 36 to 68 in the state of Bihar                                                                                                                                                                                                                                 | 23.45   |   32.56 | 0%    |
|   70 | Rehabilitation and Upgrading to 2 lanes/2-lane with paved shoulders configuration Fathu -Harnaut-Barh Section(km 0 -km 69) of NH-30Ain the state of Bihar                                                                                                                            | 3.12    |    2.42 | 0%    |
|   71 | Construction of New High Level RCC major Bridge (13X31m)in place of old submersible damaged bridge in Km178 on NH-333A across River Chanan in the state of Bihar on EPC mode(Job no.NH- 333A-BR-2020-21/22)                                                                          | Bridge  |   58.78 | 0%    |
|   72 | Widening & Strenthening from km 70.15 to km 121.025 of NH-80                                                                                                                                                                                                                         | 50.875  |  477.54 | 0%    |
|   73 | Widening & Strenthening from km132.895 to km 190.15 NH-80                                                                                                                                                                                                                            | 57.255  |  566.15 | 0%    |
|   74 | Construction of road side covered drain in km 213 (P) to 215 (P) in Bihra Bazar of NH-327E for the year 2020-21 on EPC Mode                                                                                                                                                          | 0       |    6.04 | 0%    |
|   75 | Saharsa ROB km 73 (LC No.-31 SPL)                                                                                                                                                                                                                                                    | ROB     |   78.66 | 0%    |
|   76 | Construction of 2-lane ROB of km 94 of NH-28B (job no. NH-28B/Bihar(8)/15-16- 018-S&R(B))                                                                                                                                                                                            | ROB     |   68.49 | 0%    |
|   77 | Construction of RCC Bridge at km 112 of NH-333 on EPC mode                                                                                                                                                                                                                           | Bridge  |   24.47 | 0%    |
|   78 | Improvrment of 2 lane with paved shoulde of stretch from Bikramganj Dawath Melayabagh Nawanagr -Dumrow of NH-120(Ch-201.665 to Km                                                                                                                                                    | 36.965  |  178.63 | 0%    |

|    | 240.200)excluding Dawath bypass under EPC mode in the state of Bihar                                                                                                                                                                          |        |       |    |
|----|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------|-------|----|
| 79 | Construction of Newhigh level RCC bridge at existing location of old Bridge cross Chir River in km 199 on NH-333A & n its approaches having an aggregate length of 700(350 m on both side)in District Banka in the state of Bihar on EPC mode | Bridge | 49.05 | 0% |
| 80 | One time improvement of left out portion of NH-80 from km 119+885 (Dogachhi) to km 132+895 (Zero mile Bhagalpur) on EPC mode in the State of Bihar                                                                                            | 13.01  |  9.94 | 0% |
| 81 | Strengthening from Ch. 16.000 to 19.860 and Ch 38.060 to Ch 40.000 of NH-219 on EPC mode in the State of Bihar                                                                                                                                | 5.8    | 19.6  | 0% |
| 82 | Widening to two lane with paved shoulders including strengthening of existing pavement from km 14.5 to km 30.00 of NH 101 (New NH 331)on EPC mode in the state of Bihar for the year 2021-22                                                  | 15.5   | 84.98 | 0% |
| 83 | Construction of two no of RCC Minor bridge & 3nos of new Box Culverts in Place of old bridge & culvert in place of old bridge                                                                                                                 | Bridge | 12.97 | 0% |
| 84 | Widening and strengthening work from Km 26.3 to 26.75 and km 30.45 to 30.65,km 32.45 and km 32.66 ,33.910 to km34.200 & km 34.200 to km 34.4 of NH- 104 on item rate in state (New NH 331) in the state of Bihar for the year 2021-22         | 0.9    |  5.76 | 0% |
| 85 | Widening to Two Lane with Paved shoulders including strengthening of existing pavement from km 0.00 to km 24.800 of NH-28B (New NH 727) on EPC mode in the state of Bihar for the year 2021-22 (Length-24.800 Km)                             | 24.8   | 97.6  | 0% |
| 86 | One time improvement from km 99.565 to km 103.865 of NH-120                                                                                                                                                                                   | 4.3    |  3.14 | 0% |

|   87 | Balance work of construction of 3x 18m (eff. Span ) High level RCC Bridge across river Mani in Km 94of NH-80 in the state of Bihar                                                                                                                                                                                                                                                                 | Bridge   |   10.69 | 0%    |
|------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------|---------|-------|
|   88 | Construction of 2 lane ROB and its approaches in km 158 (Old Km 153) on NH-104 at Jainagar Bypass in the state of Bihar on EPC mode                                                                                                                                                                                                                                                                | ROB      |   70.01 | 0%    |
|   89 | Engineering, Procurement, and Construction of Rehabilitation and Upgrading to 2- lanes/2 - lane with Paved Shoulders Configuration and Strengthening of Fatuah-Harnaut-Barh Section (km0 to km69.6) of NH-30A in the State of Bihar under Phase-I of National Highways Inter-connectivity Improvement Projects (NHIIP).[NHIIP- BR-30A-8]                                                           | 71.8     |  683.83 | 95%   |
|   90 | Rehabilitation and Upgrading to 2 lanes/2-lane with paved shoulders configuration and strengthening of of Birpur - Bihpur Section (from km 0.0 to Km 106) of NH - 106 i under phase - I of National Highways Interconnectivity Improvement Projects (NHIIP)' (ICB No. : NHIIP-BR-106-7) [NHIIP-BR-106-7]                                                                                           | 106      |  780.77 | 43.3% |
|   91 | Engineering, Procurement, and Construction of Rehabilitation and Upgrading to 2 lanes/2 lane with Paved Shoulders Configuration and Strengthening of Sitamarhi-Jaynagar- Narahia Section (km 40.00 to km 219.945) of NH-104 (Package No. NHIIP- BR-104-11) for Lot-I-km 40.00 to km 65.400 and km 76.300 to km 79.400' under Phase-I of National Highways Inter-connectivity Improvement Projects. | 28.5     |  178.85 | 63%   |
|   92 | Engineering, Procurement, and Construction of Rehabilitation and Upgrading to 2 lanes/2 lane with Paved Shoulders Configuration and Strengthening of Sitamarhi-Jaynagar- Narahia Section (km 40.00 to km                                                                                                                                                                                           | 77.1     |  369.77 | 72%   |

|    | 219.945) of NH-104 in the State of Bihar (Package No. NHIIP-BR-104-11) for Lot- II-km 79.400 to km 156.500 under Phase-I of National Highways Inter- connectivity Improvement Projects                                                                                                                                                                                                                                                                            |        |         |     |
|----|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------|---------|-----|
| 93 | Engineering, Procurement, and Construction of Rehabilitation and Upgrading to 2 lanes/2 lane with Paved Shoulders Configuration and Strengthening of Sitamarhi-Jaynagar- Narahia Section (km 40.00 to km 219.945) of NH-104 in the State of Bihar (Package No. NHIIP-BR-104-11) for Lot- III- km 156.500 to km 219.945' under Phase-I of National Highways Inter- connectivity Improvement Projects (NHIIP).[NHIIP-BR-104-11(Lot-III)][NHIIP- BR-104-11(Lot-III)] | 63.45  |  553.3  | 86% |
| 94 | Four Laning of Gaya Hisua-Rajgir- Nalanda-Biharsharif Section Km 0.00 to 92.935 on NH-82 in state of Bihar                                                                                                                                                                                                                                                                                                                                                        | 92.935 | 2138.16 | 73  |

Annexure-2

ANNEXURE  REFERRED  IN  REPLY  TO  PART  (b)  OF  LOK  SABHA UNSTARRED QUESTION NO. 2035 FOR 09-12-2021 ASKED BY SHRI RAJIV RANJAN SINGH ALIAS LALAN SINGH REGARDING CONSTRUCTION OF NHS IN BIHAR

List of National Highways (NHs) work completed in Bihar in the last three years

|   SI. No. | Name of Project                                                                                                                                                                                                             | Length (Km)   |   Cost. (Rs. in Cr) | Date of completion   |
|-----------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------------|---------------------|----------------------|
|         1 | Widening and strengthening of existing road into 2 lane with paved shoulder in km 0.00 (Dobhi) to 11.400 (Gosaidih) of NH-99 .(Job no. 99-BR- 2015-16-892)                                                                  | 11.4          |               45.22 | 31.03.2018           |
|         2 | Widening and strengthening of existing road into 2 lane from km 14.50 to km 30 of NH-101 (Job No-101-BR-2012-839)                                                                                                           | 15.5          |               39.32 | 31.03.2018           |
|         3 | Widening & Strengthening of existing single lane to double lane Carriage way from km. 0.00 to km 28 of NH-105 under Special Project Scheme ( Job no.105-BH-2010-11-028)                                                     | 28            |              130.8  | 30.05.2018           |
|         4 | Balance work Construction of 5 x 24.00 High Level R.C.C. Bridge across Noon River in replacement of old narrow and damaged screw pile bridge in Km 45th of NH 103 (Hajipur - Musarigharari Section) for the year 2006 - 07. | MJB           |               18.68 | 30.06.2018           |
|         5 | Strengthening & Widening work of existing 2- lane to two lane with paved shoulder including service road & divided carriageway in Araria from km 93.612 to 98.00 of NH-327E.                                                | 4.5           |                4.5  | 30.06.2018           |
|         6 | Widening and strengthening existing single/ intermediate lane to 2-lane from km. 30.25 to km 55.40 of NH 81 under special project for 2011-12. (Job no. 81-BHR-2010-11-036)                                                 | 25            |              139.61 | 30.06.2018           |
|         7 | Strengthening &Widening of existing carriageway to 2 lane with paved shoulders from Km 40 to km 64 of NH-28B                                                                                                                | 24            |               93.84 | 30.06.2018           |
|         8 | Upgradationof existing carriageway to 2 lanes/2 lane with paved shoulders configuration of Anisabad-Aurangabad-Hariharganj Section (km 0.0 - km 154.625) of NH-98 -Lot-II (Km 62.00 to km 154.625)                          | 89            |              377.64 | 25.09.2018           |

|   9 | Widening & Strengthening of existing single lane to double lane Carriage way from km. 28 to 53.76 of NH-105 under Special Project Scheme.                  |   25.76 | 164.48       | 15.10.2018   |
|-----|------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|--------------|--------------|
|  10 | Improvement of stretch & junction at km 0.00 to 1.40 of NH-80 for the year 2016-17 under job no. NH-080-BR-2016-17-RSCE-032.                               |   1.4   | 18.50        | 29.12.2018   |
|  11 | Widening & strengthening to 2 lane with paved shoulder & Geometric Improvements in Bettiah - Kushinagar section from km 25 to 40 of NH-28B.                |  15     | 88.61        | 20.02.2019   |
|  12 | Strengthening &Widening of existing carriageway to two lane with paved shoulder from km 0 to 39 of NH 327E                                                 |  39     | 146.11       | 25.03.2019   |
|  13 | Strengthening &Widening of existing carriageway to two lane with paved shoulder from km 56 to km 68 of NH 327E                                             |  12     | 56.30        | 31.05.2019   |
|  14 | Balance work of widening to 2-lane and Improvement of BiharSharif (Telhara) - Jehanabad- Arwal (Kendui) Km36.00 to 68.10 of NH-110                         |  32.1   | 79.79/ 82.97 | 31.05.2019   |
|  15 | Construction of Bhagalpur bypass from Km 124/175 to 140/200 of NH-80 under EPC mode (Job No -080-BR-2013-866)                                              |  16.7   | 304.75       | 11.06.2019   |
|  16 | Widening &Strengthening to 2-lane with paved shoulder from km 62 to 75 of NH-333.                                                                          |  13     | 68.506       | 20.06.2019   |
|  17 | Upgradation to 2 lanes/2 lane with paved shoulders of Anisabad-Aurangabad-Hariharganj Section (km 0.0 - km 154.625) of NH-98 - Lot-I (km 0.00 to km 62.00) |  62     | 322.01       | 24.10.2019   |
|  18 | Strengthening &Widening to 2 lane with paved shoulder from km 0.00 to 40.00 on EPC mode on NH 2C                                                           |  40     | 234.30       | 28.12.2019   |
|  19 | Strengthening &Widening of existing carriageway to two lane with paved shoulder from km 75 to 93.612 of NH 327E                                            |  18.612 | 86.16        | 31.12.2019   |
|  20 | W&S of existing Single lane to Double lane carriageway in Km 0 to 40 of NH-104 in Bihar under EPC mode (Job No- 0104-BR-2013-865)                          |  40     | 199.98       | 30.05.2020   |
|  21 | Strengthening & Widening work of existing 2- lane to two lane with paved shoulder from 0.00 to 25.010 of NH-327A (888)                                     |  25.01  | 84.297       | 31.05.2020   |
|  22 | Strengthening from 194.01 to 227.11 of NH-327E                                                                                                             |  33.1   | 34.69        | 18.06.2020   |

|   23 | HL RCC Minor Bridge (2x21m) in km 24 of NH-333 job no. TA333-BR-2016-17/903                                                                                            | Bridge   |   5.16 | 27.6.2020   |
|------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------|--------|-------------|
|   24 | Construction of High level New RCC Bridge (5x11eff) in replacement of existing old narrow and damaged bridge no. 135/1 in km 135 of NH- 327E (job-327E-BR-2017-18/919) | Bridge   |   7.38 | 15.07.2020  |
|   25 | Strenthening and Raising of NH-19 (Chapra- Manjhi section) from km 129 to 135 & from km 139 to 143 .                                                                   | 9.218    |  16.34 | 26.10.2020  |
|   26 | Strengthening and widening to 2 lane with paved shoulder from km 112.00 to 136.440 (Gitawas- Raniganj JVC Canal) of NH-327E                                            | 24.385   | 100.44 | 07.01.2021  |
|   27 | Strengthening work from km 0.00 to km 36.50 (Mehrauna UP Border to Siwan) of NH-227A on EPC                                                                            | 36.5     |  42.51 | 30.01.2021  |
|   28 | Strengthening from 136 to 166 including replacement of 1 Minor Bridge in km 143 of NH- 80                                                                              | 31       |  56.02 | 31.03.2021  |
|   29 | Strengthening & Widening work of existing 2- lane to two lane with paved shoulder and geometric improvement from km 64.00 to 97.00 of NH-28B. (889)                    | 29.6     | 243.1  | 24.06.2021  |
|   30 | Strengthening work in Km 53.00 to 89.00 of NH- 33(old NH-110) on EPC mode(Job No. NH-33(ol NH-110)-BR-019-20/17)                                                       | 35.609   |  34.88 | 20.08.2021  |
|   31 | 2L PS of Khagaria - Purnea from km. 270.00 to km. 410.00 of NH-31                                                                                                      | 140      | 664    | 30.04.2018  |
|   32 | 2L of Mokama-Munger from km. 1.43 to km. 70.00 of NH-80                                                                                                                | 68.57    | 351    | 13.10.2018  |
|   33 | Chhapra - Rewaghat - Muzaffarpur from Km 1.300 to Km 74.200 and Km. 1.300 to Km. 7                                                                                     | 73.07    | 397    | 17.01.2021  |
|   34 | 2L PS of Biharsharif - Barbigha - Mokama from km. 94.478 to km.149.053 of NH-82                                                                                        | 54.575   | 297.27 | 17.05.2021  |

******