Lok Sabha Question No. 245 (STARRED), answered on 2022-08-03
Subject: Industrial Corridors
Ministry: COMMERCE AND INDUSTRY
Asked by: S. Muniswamy, Annasaheb Shankar Jolle

## GOVERNMENT OF INDIA MINISTRY OF COMMERCE & INDUSTRY

## DEPARTMENT FOR PROMOTION OF INDUSTRY AND INTERNAL TRADE

## LOK SABHA

STARRED QUESTION NO. 245. TO BE ANSWERED ON WEDNESDAY, THE 3 RD  AUGUST, 2022.

## INDUSTRIAL CORRIDORS

## *245.  SHRI S. MUNISWAMY:

SHRI ANNASAHEB SHANKAR JOLLE:

Will the Minister of COMMERCE AND INDUSTRY be pleased to state: वाणिज्य एवं उद्योग मंत्री

- (a) the industrial nodes identified under various Industrial Corridors in Karnataka and Maharashtra;
- (b) the  status  of  development  of  each  industrial  node  like  detailed  master  planning, preliminary engineering, etc.;
- (c) the present status of area with regard to identification of land, formation of Special Purpose Vehicle (SPV), transfer of land to SPV, infrastructure development, etc.;
- (d) the cost estimates for various infrastructure components along with the contribution from Central Government for different nodes; and
- (e) the status of funds released for each area and the employment potential of each node?

## ANSWER वाणिज्य  एवं उद्योग मंत्री (श्री पीयूष गोयल) THE MINISTER OF COMMERCE & INDUSTRY (SHRI PIYUSH GOYAL)

- (a) to (e): A Statement is laid on the Table of the House.

******

## STATEMENT REFERRED TO IN REPLY TO PARTS  (a) TO (e) OF THE  LOK SABHA STARRED QUESTION NO. 245 FOR ANSWER ON 03 TH  AUGUST, 2022.

- (a) to (e): Government of India has accorded approval for development of 11 corridors (32 projects) in four Phases. The status of development of industrial nodes identified under  Industrial  Corridors  programme  in  the  States  of  Maharashtra  and Karnataka are as under :-

## MAHARASHTRA

- (1) Delhi - Mumbai Industrial Corridor (DMIC):

(i) Shendra Bidkin Industrial Area (SBIA):Special Purpose Vehicle (SPV) has been incorporated. State Government has transferred entire 8.39 sq kms land for Shendra Industrial Area and 28.8 sq. kms for Bidkin Industrial Area to the SPV.  Matching  equity  amounting  to  Rs.  602.80  crore  and  2397.20  crore respectively has also been released by Government of India (GoI) to the SPV.

For Shendra Industrial Area, tender packages for various infrastructure components for Rs. 1533 crore have been approved and major trunk infrastructure  works  have  been  completed.  172  plots  (375  acre)  have  already been  allotted  to  industries  and  the  estimated  investment  is  Rs.  5,542  crore. Hon'ble Prime Minister has dedicated the project to the Nation on 7 th  September, 2019.

For Bidkin Industrial Area, infrastructure packages worth Rs. 6414.21 crore have been approved. The trunk infrastructure works for Sector A (10.32 sq. km) have already been completed. For the entire SBIA, 2,160-acre industrial land has been developed. Estimated employment generation, as per the Development Plan (for 84 sq. kms), for SBIA is 7.5 lakhs (Direct/indirect).

(ii) Dighi Port Industrial Area (DPIA) - Master planning has been completed. Preliminary  Design  Report  (PDR)  along  with  costing  for  implementation  of Phase-I (2,712 acres) has been undertaken.

- (2) Bengaluru - Mumbai Industrial Corridor (BMIC):

Satara Industrial Area - For Master Planning, consultants have been appointed.

## KARNATAKA

- (1) Chennai Bengaluru Industrial Corridor (CBIC) :

Tumakuru node - Detailed master planning and preliminary engineering activities (1,736  acre  Activation  Area)  has  been  completed.  State  Govt.  has  transferred 1668.30 acre of land to the SPV of the project and matching equity amounting to Rs. 586.74 crore has been released by GoI. Environment  Clearance has been obtained. Estimated employment generation is 3,66,000  persons(direct/indirect).

- (2) Bengaluru Mumbai Industrial Corridor (BMIC) :

Dharwad Industrial Area - Govt. of Karnataka has confirmed availability of 6,400 acre of land for development of industrial node at Dharwad. Project development activities such as Detailed Master Planning and Preliminary Engineering activities have already been undertaken.

******