Lok Sabha Question No. 1060 (UNSTARRED), answered on 2021-12-03
Subject: Setting up of AIIMS
Ministry: HEALTH AND FAMILY WELFARE
Asked by: Anto  Antony, Adoor Prakash

## GOVERNMENT OF INDIA MINISTRY OF HEALTH AND FAMILY WELFARE DEPARTMENT OF HEALTH AND FAMILY WELFARE

## LOK SABHA UNSTARRED QUESTION NO. 1060 TO BE ANSWERED ON 3 rd  DECEMBER 2021

## SETTING UP OF AIIMS

## 1060.   SHRI ANTO ANTONY: ADV. ADOOR PRAKASH:

Will the Minister of HEALTH AND FAMILY WELFARE be pleased to state:

- a) whether the Government proposes to set up more All India Institute of Medical Sciences (AIIMS)  in  the  country  including  Kerala  and  if  so,  the  details  thereof,  State/UT-wise including the proposed locations for new AIIMS;
- b) whether the Government has received any representations from various States including Kerala for the purpose and if so, details thereof and the steps taken/proposed to be taken in this regard;
- c) the present status of pending AIIMS in various State/UTs along with the funds allocated, utilized and the works completed, project-wise; and
- d) the time by which the said pending projects are likely to be completed?

## ANSWER

## THE MINISTER OF STATE IN THE MINISTRY OF HEALTH AND FAMILY WELFARE

## (DR. BHARATI PRAVIN PAWAR)

(a)  and  (b) Pradhan  Mantri  Swasthya  Suraksha  Yojana  (PMSSY)  aims  to  establish  All  India Institute  of  Medical  Sciences  (AIIMS)  in  all  the  States  in  the  Country  in  a  phased  manner. Setting up of 22 AIIMS has been sanctioned so far under the Scheme.

Apart  from  22  new  AIIMS,  which  have  been  sanctioned  under  PMSSY  since  its  inception, proposals for setting up AIIMS at other places have also been received.  AIIMS are being set up in  various  parts  of  the  country  keeping  in  view  gaps  in  tertiary  healthcare  infrastructure  in different parts of the country.

(c)  &  (d) Out of the approved 22 AIIMS, 6 AIIMS at Bhopal, Bhubaneswar, Jodhpur, Patna, Raipur  and  Rishikesh,  are  functional.  Present  status  of  16  remaining  AIIMS  including  funds allocated, funds utilized and timelines for completion is at Annexure.

## Status of new AIIMS under PMSSY

|   S.N o. | State/UT         | AIIMS              |   Fund allocated (Rs. in crore) | Fund utilized (Rupees in crore)   | Likely date of completion   | Present Status                                                                                                                                                                                                                             |
|----------|------------------|--------------------|---------------------------------|-----------------------------------|-----------------------------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|        1 | Andhra Pradesh   | AIIMS, Mangalagiri |                         1618    | 1024.5                            | Dec, 2021                   |  Progress of construction work: ✓ Phase I - OPD Block& Residential Complex: Completed ✓ Phase II - Hospital and Academic Campus: 87%  MBBS classes commenced from academic year 2018-19.  OPD services operationalised since 12.3.2019. |
|        2 | Assam            | AIIMS, Guwahati    |                         1123    | 505.44                            | Sep, 2022                   |  Construction work in progress- 57.95%  MBBS classes commenced \ from academic year 2020-21 from a temporary campus.                                                                                                                     |
|        3 | Bihar            | AIIMS, Darbhanga   |                         1264    | -                                 | Sep, 2024                   |  Encumbrance free land yet to be handed over by State Govt.                                                                                                                                                                               |
|        4 | Gujarat          | AIIMS, Rajkot      |                         1195    | 181.06                            | Oct, 2022                   |  Construction work in progress- 16%.  MBBS classes commenced from academic year 2020-21 from a temporary campus.                                                                                                                         |
|        5 | Haryana          | AIIMS, Manethi     |                         1299    | -                                 | -                           |  Encumbrance free land yet to be handed over by State Govt.                                                                                                                                                                               |
|        6 | Himachal Pradesh | AIIMS, Bilaspur    |                         1471.04 | 1023.82                           | June, 2022                  |  Construction work in progress- 74%.  MBBS classes commenced from academic year 2020-21.                                                                                                                                                 |
|        7 | Jammu & Kashmir  | AIIMS Jammu        |                         1661    | 370.68                            | Jan, 2023                   |  Construction work in progress- 35%  MBBS classes commenced from academic year 2020-21 from a temporary campus.                                                                                                                          |
|        8 | Jammu & Kashmir  | AIIMS Kashmir      |                         1828    | 253.67                            | Jan, 2025                   |  Construction work in progress- 7%                                                                                                                                                                                                        |
|        9 | Jharkhand        | AIIMS, Deoghar     |                         1103    | 614.63                            | June, 2022                  |  Construction work in progress- 59%.  MBBS classes commenced from academic year 2019-20 from a temporary campus.  OPD services operationalised with effect from 24-8-2021.                                                              |

## Annexure

Construction work in progress-

|   10 | Maharashtra   | AIIMS, Nagpur    |   1577 |   1139.74 | Dec, 2021   |  Progress of construction work: ✓ Phase I - OPD Block& Residential Complex: 100% ✓ Phase II - Hospital and Academic Campus: 100%  MBBS classes commenced from academic year 2018-19.  OPD services operationalised since 9.9.2019.                                    |
|------|---------------|------------------|--------|-----------|-------------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|   11 | Punjab        | AIIMS, Bathinda  |    925 |    700.6  | Dec, 2021   |  Construction work in progress- 89.5%.  MBBS classes commenced from academic year 2019-20.  OPD services operationalised since 25.12.2019.                                                                                                                            |
|   12 | Tamil Nadu    | AIIMS, Madurai   |   1264 |     12.35 | Oct, 2026   |  Pre-investment work in progress.  Loan agreement signed between Govt. of India& Govt. of Japan.  Process to engage Project Management Consultant (PMC) is underway.                                                                                                  |
|   13 | Telangana     | AIIMS, Bibinagar |   1028 |     28.16 | Nov, 2023   |  Pre-investment work in progress.  Executing Agency for the main work appointed.  Master Plan finalised.  Tender for main construction work is under evaluation.  MBBS classes commenced from academic year 2019-20.  OPD services operationalised since 2.6.2020. |
|   14 | Uttar Pradesh | AIIMS, Raebareli |    823 |    665    | Dec, 2021   |  OPD &Residential block completed.  Medical College / Hospital completed  MBBS classes commenced from academic year 2019-20.  OPD services operationalised since 13.8.2018.                                                                                          |
|   15 | Uttar Pradesh | AIIMS, Gorakhpur |   1011 |    835.81 | Dec, 2021   |  Construction work in progress- 89.3%.  MBBS classes commenced from academic year 2019-20.  OPD services operationalised since 24.2.2019.                                                                                                                             |

| 16   | West Bengal   | AIIMS, Kalyani   | 1754   | 1198.72   | Dec, 2021   |  Progress of construction work: ✓ Phase I - OPD Block& Residential Complex: 100% ✓ Phase II - Hospital and Academic Campus: 100%.  MBBS classes commenced from academic year 2019-20.  OPD services operationalised since 27.1.2021.   |
|------|---------------|------------------|--------|-----------|-------------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|

*******