Lok Sabha Question No. 2021 (UNSTARRED), answered on 2020-09-22
Subject: Delay in Completion ofPower Projects
Ministry: POWER
Asked by: Sarmistha Sethi

## GOVERNMENT OF INDIA

## MINISTRY OF POWER

## LOK SABHA

## UNSTARRED QUESTION NO.2021 TO BE ANSWERED ON 22.09.2020

## DELAY IN COMPLETION OF POWER PROJECTS

2021. SHRIMATI SARMISTHA SETHI:

Will the Minister of POWER be pleased to state:

(a) whether the Government is aware of the delay in completion of several power projects due to the Covid-19 lockdown;

(b) if  so,  the  details  regarding  pendency  of  completion  of  such  power projects, State-wise; and

(c) the steps taken by the Government to expedite the completion of such pending projects?

## A N S W E R

THE  MINISTER  OF  STATE  (INDEPENDENT  CHARGE)  FOR  POWER,  NEW  & RENEWABLE ENERGY AND THE MINISTER OF STATE FOR SKILL

DEVELOPMENT & ENTREPRENEURSHIP

( SHRI  R.K. SINGH)

(a) to (c) :   Almost all construction activities have been affected at project sites due to Covid-19 lockdown, which has resulted in delay in completion schedule of Power Projects.

The  details  of  under  construction  thermal  and  hydro  power projects  along  with  their  anticipated  completion  schedule  are  given  at Annexure-I  and  Annexure-II  respectively.  Further,  the  list  of  Transmission projects under Regulated Tariff Mechanism (RTM) and Tariff Based Competitive  Bidding  (TBCB)  under  Inter-State  Transmission  System  (ISTS) category, that have been delayed is enclosed as Annexure-III & Annexure-IV respectively. The detailed status of these projects is available at CEA website (www.cea.nic.in under Transmission Reports of PSPM Division, CEA/TBCB & Inter State Transmission report).

Government have advised the State authorities to ensure that no restrictions  are  imposed  on  construction  activities  in power  plants  and  to ensure  smooth  operation  and  functioning  of inter-state and intra-state transmission network in the country. It has also advised for allowing intrastate and inter-state movement of construction material, equipment, spares, consumables, etc. for power projects.

************

## ANNEXURE REFERRED TO IN REPLY TO PARTS (a) TO (c) OF UNSTARRED QUESTION NO. 2021 TO BE ANSWERED IN THE LOK SABHA ON 22.09.2020

***************

## Details of Under Construction Thermal Power Projects in the country

| Sl. No.        | Project Name                        | State          | Unit No.       | Capacity (MW)   | Anticipated Trial Run Schedule/ Commercial Operation Date   |
|----------------|-------------------------------------|----------------|----------------|-----------------|-------------------------------------------------------------|
| CENTRAL SECTOR | CENTRAL SECTOR                      | CENTRAL SECTOR | CENTRAL SECTOR | CENTRAL SECTOR  | CENTRAL SECTOR                                              |
| 1              | Barh STPP-I                         | Bihar          | U-1            | 660             | Dec-20                                                      |
| 1              | Barh STPP-I                         | Bihar          | U-2            | 660             | Sep-21                                                      |
| 1              | Barh STPP-I                         | Bihar          | U-3            | 660             | Apr-22                                                      |
| 2              | Nabi Nagar TPP                      | Bihar          | U-4            | 250             | Feb-21                                                      |
| 3              | New Nabi Nagar TPP                  | Bihar          | U-2            | 660             | Jan-21                                                      |
| 3              | New Nabi Nagar TPP                  | Bihar          | U-3            | 660             | Aug-21                                                      |
| 4              | North Karanpura STPP                | Jharkhand      | U-1            | 660             | Oct-21                                                      |
| 4              | North Karanpura STPP                | Jharkhand      | U-2            | 660             | Apr-22                                                      |
| 4              | North Karanpura STPP                | Jharkhand      | U-3            | 660             | Oct-22                                                      |
| 5              | Gadarwara STPP                      | Madhya Pradesh | U-2            | 800             | Oct-20                                                      |
| 6              | Darlipalli STPP                     | Odisha         | U-2            | 800             | Feb-21                                                      |
| 7              | Neyveli New TPP                     | TN             | U-2            | 500             | Oct-20                                                      |
| 8              | Telangana STPP St- I                | Telangana      | U-1            | 800             | Oct-21                                                      |
| 8              | Telangana STPP St- I                | Telangana      | U-2            | 800             | Mar-22                                                      |
| 9              | Meja STPP                           | Uttar Pradesh  | U-2            | 660             | Oct-20                                                      |
| 10             | Tanda TPP St II                     | Uttar Pradesh  | U-6            | 660             | Mar-21                                                      |
| 11             | Ghatampur TPP                       | Uttar Pradesh  | U-1            | 660             | Apr-21                                                      |
| 11             | Ghatampur TPP                       | Uttar Pradesh  | U-2            | 660             | Oct-21                                                      |
| 11             | Ghatampur TPP                       | Uttar Pradesh  | U-3            | 660             | Mar-22                                                      |
| 12             | Barsingar TPP ext                   | Rajasthan      | U-1            | 250             | Hold                                                        |
| 13             | Bithnok TPP                         | Rajasthan      | U-1            | 250             | Hold                                                        |
| 14             | Patratu STPP                        | Jharkand       | U-1            | 800             | Sep-22                                                      |
| 14             | Patratu STPP                        | Jharkand       | U-2            | 800             | Mar-23                                                      |
| 14             | Patratu STPP                        | Jharkand       | U-3            | 800             | Sep-23                                                      |
| 15             | Rourkela PP-II Expansion            | Odisha         | U-1            | 250             | Apr-21                                                      |
| 16             | Khurja SCTPP                        | Uttar Pradesh  | U-1            | 660             | Apr-23                                                      |
| 16             | Khurja SCTPP                        | Uttar Pradesh  | U-2            | 660             | Sep-23                                                      |
| 17             | Buxar TPP                           | Bihar          | U-1            | 660             | Jul-23                                                      |
| 17             | Buxar TPP                           | Bihar          | U-2            | 660             | Jan-24                                                      |
| STATE SECTOR   | STATE SECTOR                        | STATE SECTOR   | STATE SECTOR   | STATE SECTOR    | STATE SECTOR                                                |
| 1              | Dr.Narla Tata Rao TPS St-V          | Andhra Pradesh | U-1            | 800             | Nov-20                                                      |
| 2              | Sri Damodaran Sanjeevaiah TPP St-II | Andhra Pradesh | U-1            | 800             | Dec-20                                                      |
| 3              | Suratgarh SCTPP                     | Rajasthan      | U-8            | 660             | Dec-20                                                      |
| 4              | Bhadradri TPP                       | Telangana      | U-2            | 270             | Oct-20                                                      |
| 4              | Bhadradri TPP                       | Telangana      | U-3            | 270             | Jan-21                                                      |
| 4              | Bhadradri TPP                       | Telangana      | U-4            | 270             | Jun-21                                                      |

| 5              | Ennore exp. SCTPP (Lanco)   | Tamil Nadu     | U-1   | 660   | Dec-23     |
|----------------|-----------------------------|----------------|-------|-------|------------|
| 6              | Ennore SCTPP                | Tamil Nadu     | U-1   | 660   | Aug-21     |
|                |                             |                | U-2   | 660   | Nov-21     |
| 7              | North Chennai TPP St- III   | Tamil Nadu     | U-1   | 800   | Jan-21     |
| 8              | Uppur Super Critical        | Tamil Nadu     | U-1   | 800   | Mar-23     |
|                | TPP                         |                | U-2   | 800   | Sep-23     |
| 9              | Harduaganj TPS Exp-II       | Uttar Pradesh  | U-1   | 660   | Apr-21     |
| 10             | Yelahanka CCPP              | Karnataka      | GT+ST | 370   | Nov-20     |
| 11             | Jawaharpur STPP             | Uttar Pradesh  | U-1   | 660   | Feb-22     |
|                |                             |                | U-2   | 660   | Aug-22     |
| 12             | Obra-C STPP                 | Uttar Pradesh  | U-1   | 660   | Jun-21     |
|                |                             |                | U-2   | 660   | Nov-21     |
| 13             | Yadadri TPS                 | Telangana      | U-1   | 800   | Oct-22     |
|                |                             |                | U-2   | 800   | Oct-22     |
|                |                             |                | U-3   | 800   | Jun-23     |
|                |                             |                | U-4   | 800   | Jun-23     |
|                |                             |                | U-5   | 800   | Oct-23     |
| 14             | Panki TPS Extn.             | Uttar Pradesh  | U-1   | 660   | Jan-22     |
| 15             | Udangudi STPP Stage         | Tamil Nadu     | U-1   | 660   | Mar-23     |
|                | I                           |                | U-2   | 660   | Sep-23     |
| 16             | Bhusawal TPS                | Maharashtra    | U-6   | 660   | Jun-22     |
| PRIVATE SECTOR | PRIVATE SECTOR              | PRIVATE SECTOR |       |       |            |
| 1              | Bhavanapadu TPP Ph-I        | Andhra         | U-1   | 660   | Uncertain* |
|                |                             | Pradesh        | U-2   | 660   | Uncertain* |
| 2              | Thamminapatnam TPP          | Andhra         | U-3   | 350   | Uncertain* |
|                | stage -II                   | Pradesh        | U-4   | 350   | Uncertain* |
| 3              | Akaltara TPP                | Chhattisgarh   | U-4   | 600   | Uncertain* |
|                | (Naiyara)                   |                | U-5   | 600   | Uncertain* |
|                |                             |                | U-6   | 600   | Uncertain* |
| 4              | Siriya TPP (Jas Infra.      | Bihar          | U-1   | 660   | Uncertain* |
|                | TPP)                        |                | U-2   | 660   | Uncertain* |
|                |                             |                | U-3   | 660   | Uncertain* |
|                |                             |                | U-4   | 660   | Uncertain* |
| 5              | Binjkote TPP                | Chhattisgarh   | U-3   | 300   | Uncertain* |
|                |                             |                | U-4   | 300   | Uncertain* |
| 6              | LancoAmarkantak             | Chhattisgarh   | U-3   | 660   | Uncertain* |
|                | TPP-II                      |                | U-4   | 660   | Uncertain* |
| 7              | Singhitarai TPP             | Chhattisgarh   | U-1   | 600   | Uncertain* |
|                |                             |                | U-2   | 600   | Uncertain* |
| 8              | Salora TPP                  | Chhattisgarh   | U-2   | 135   | Uncertain* |
| 9              | Deveri (Visa) TPP           | Chhattisgarh   | U-1   | 600   | Uncertain* |
| 10             | MatrishriUsha TPP Ph-       | Jharkhand      | U-1   | 270   | Uncertain* |
|                | I                           |                | U-2   | 270   | Uncertain* |
| 11             | MatrishriUsha TPP Ph-       | Jharkhand      | U-3   | 270   | Uncertain* |
|                | II                          |                | U-4   | 270   | Uncertain* |
| 12             | Tori TPP Ph-I               | Jharkhand      | U-1   | 600   | Uncertain* |
|                |                             |                | U-2   | 600   | Uncertain* |

| 13   | Tori TPP Ph-II              | Jharkhand      | U-3   |   600 | Uncertain*   |
|------|-----------------------------|----------------|-------|-------|--------------|
| 14   | Amravati TPP Ph-II          | Maharashtra    | U-1   |   270 | Uncertain*   |
|      |                             |                | U-2   |   270 | Uncertain*   |
|      |                             |                | U-3   |   270 | Uncertain*   |
|      |                             |                | U-4   |   270 | Uncertain*   |
|      |                             |                | U-5   |   270 | Uncertain*   |
| 15   | LancoVidarbha TPP           | Maharashtra    | U-1   |   660 | Uncertain*   |
|      |                             |                | U-2   |   660 | Uncertain*   |
| 16   | Nasik TPP Ph-II             | Maharashtra    | U-1   |   270 | Uncertain*   |
|      |                             |                | U-2   |   270 | Uncertain*   |
|      |                             |                | U-3   |   270 | Uncertain*   |
|      |                             |                | U-4   |   270 | Uncertain*   |
|      |                             |                | U-5   |   270 | Uncertain*   |
| 17   | BijoraGhanmukh TPP          | Maharashtra    | U-1   |   300 | Uncertain*   |
|      |                             |                | U-2   |   300 | Uncertain*   |
| 18   | Shirpur TPP                 | Maharashtra    | U-2   |   150 | Uncertain*   |
| 19   | Gorgi TPP                   | Madhya Pradesh | U-1   |   660 | Uncertain*   |
| 20   | IndBarath TPP (Odisha)      | Odisha         | U-2   |   350 | Uncertain*   |
| 21   | KVK Nilanchal TPP           | Odisha         | U-1   |   350 | Uncertain*   |
|      |                             |                | U-2   |   350 | Uncertain*   |
|      |                             |                | U-3   |   350 | Uncertain*   |
| 22   | LancoBabandh TPP            | Odisha         | U-1   |   660 | Uncertain*   |
|      |                             |                | U-2   |   660 | Uncertain*   |
| 23   | Malibrahmani TPP            | Odisha         | U-1   |   525 | Uncertain*   |
|      |                             |                | U-2   |   525 | Uncertain*   |
| 24   | Tuticorin TPP (Ind- Barath) | Tamil Nadu     | U-1   |   660 | Uncertain*   |
| 25   | Tuticorin TPP St-IV         | Tamil Nadu     | U-1   |   525 | Jan-21       |
| 26   | Hiranmaye Energy Ltd        | West Bengal    | U-3   |   150 | Uncertain*   |

* Uncertain - construction activities stopped due to other reasons like financial stress and non availability of PPAs.

***********

## ANNEXURE REFERRED TO IN REPLY TO PARTS (a) TO (c) OF UNSTARRED QUESTION NO. 2021 TO BE ANSWERED IN THE LOK SABHA ON 22.09.2020

***************

Details of Under Construction Hydro Power Projects in the country (Above 25 MW)

| Sl. No         | Project Name                                                                                                          | State                    | Unit No.        | Capacity (MW)                   | Anticipated Commissioning Schedule                              |
|----------------|-----------------------------------------------------------------------------------------------------------------------|--------------------------|-----------------|---------------------------------|-----------------------------------------------------------------|
| 1              | 2                                                                                                                     | 3                        | 4               | 5                               | 6                                                               |
| CENTRAL SECTOR | CENTRAL SECTOR                                                                                                        | CENTRAL SECTOR           | CENTRAL SECTOR  | CENTRAL SECTOR                  | CENTRAL SECTOR                                                  |
| 1              | TapovanVishnughad (4x130 = 520 MW)                                                                                    | UttaraKhand              | 1 2 3 4         | 130 130 130 130                 | 2022-23 2022-23 2022-23 2022-23 (Jun'22)                        |
| 2              | LataTapovan (3x57 = 171 MW)                                                                                           | Uttarakhand              | 1 2 3           | 57 57 57                        | 2025-26 2025-26 2025-26 (subject to re-start of works)          |
| 3              | Rammam-III (3x40= 120 MW)                                                                                             | West Bengal              | 1 2 3           | 40 40 40                        | 2023-24 2023-24 2023-24 (Jun,23)                                |
| 4              | Kameng (4x150 = 600 MW) 2 units taken in operation                                                                    | Central                  | 3 4             | 150 150                         | 2020-21 2020-21 (Dec'20)                                        |
| 5              | TehriPSS (4x250 = 1000 MW)                                                                                            | Uttarakhand              | 1 2 3 4         | 250 250 250 250                 | 2022-23 2022-23 2022-23 2022-23 (Dec'22)                        |
| 6              | Parbati - II (4x200 = 800 MW)                                                                                         | Himachal Pradesh         | 1 2 3 4         | 200 200 200 200                 | 2022-23 2022-23 2022-23 2022-23 (Jun,22)                        |
| 7              | Subansiri Lower (8x250 = 2000 MW)                                                                                     | Arunachal Pradesh/ Assam | 1 2 3 4 5 6 7 8 | 250 250 250 250 250 250 250 250 | 2024-25 2024-25 2024-25 2024-25 2024-25 2024-25 2024-25 2024-25 |
| 8              | Teesta Stage VI (4x125 = 500 MW) Lanco Teesta Hydro Power Ltd. (LTHPL) (Project taken over by NHPC w.e.f. 08.03.2019) | Sikkim                   | 1 2 3 4         | 125 125 125 125                 | 2024-25 2024-25 2024-25 2024-25 (subject to re-start of works)  |

| 9            | Vishnugad Pipalkoti (4x111 = 444 MW)   | Uttarakhand      | 1 2 3 4      | 111 111 111 111    | 2023-24 2023-24 2023-24 2023-24 (Jun'23)                               |
|--------------|----------------------------------------|------------------|--------------|--------------------|------------------------------------------------------------------------|
| 10           | PakalDul (4x250= 1000 MW)              | Jammu & Kashmir  | 1 2 3 4      | 250 250 250 250    | 2025-26 2025-26 2025-26 2025-26 (Dec'25)                               |
| 11           | Ratle (4x205+1x30) = 850 MW            | Jammu &Kashmir   | 1 2 3 4 5    | 205 205 205 205 30 | 2025-26 2025-26 2025-26 2025-26 2025-26 (subject to re-start of works) |
| 12           | Naitwar Mori (2x30=60 MW               | Uttarakhand      | 1 2          | 30 30              | 2022-23 2022-23 (Dec,22)                                               |
| 13           | Kiru (4x156=624 MW)                    | Jammu & Kashmir  | 1 2 3 4      | 156 156 156 156    | 2024-25 2024-25 2024-25 2024-25                                        |
| STATE SECTOR | STATE SECTOR                           | STATE SECTOR     | STATE SECTOR | STATE SECTOR       | STATE SECTOR                                                           |
| 14           | Parnai 3x12.5= 37.5 MW                 | Jammu & Kashmir  | 1 2 3        | 12.5 12.5 12.5     | 2022-23 2022-23 2022-23 (Mar,23)                                       |
| 15           | Lower Kalnai 2x24= 48 MW               | Jammu & Kashmir  | 1 2          | 24 24              | 2025-26 2025-26 (subject to re-start of works)                         |
| 16           | Uhl-III (3x33.33 = 100 MW)             | Himachal Pradesh | 1 2 3        | 33.33 33.33 33.33  | 2021-22 2021-22 2021-22 (Jun,21)                                       |
| 17           | SawraKuddu (3x37 =111MW)               | Himachal Pradesh | 1 2 3        | 37 37 37           | 2020-21 2020-21 2020-21 (Dec,20)                                       |
| 18           | ShongtomKarcham (3x150 = 450 MW)       | Himachal Pradesh | 1 2 3        | 150 150 150        | 2024-25 2024-25 2024-25 (Mar,25)                                       |
| 19           | Pallivasal 2x30 = 60 MW                | Kerala           | 1 2          | 30 30              | 2022-23 2022-23 (Dec,22)                                               |
| 20           | Thottiyar (1x30+1x10)= 40MW            | Kerala           | 1 2          | 30 10              | 2021-22 2021-22 (Mar'22)                                               |

| 21             | Shahpurkandi 3x33+3x33+1x8 =206 MW                        | Punjab           | 1 2 3 4 5 6 7              | 33 33 33 33 33 33 8                 | 2022-23 2022-23 2022-23 2022-23 2022-23 2022-23 2022-23 (Mar, 23)                                                                |
|----------------|-----------------------------------------------------------|------------------|----------------------------|-------------------------------------|----------------------------------------------------------------------------------------------------------------------------------|
| 22             | Koyna Left Bank PSS 2x40 = 80 MW                          | Maharashtra      | 1 2                        | 40 40                               | 2025-26 (subject to re-start of works)                                                                                           |
| 23             | Vyasi 2x60=120 MW,                                        | Uttarakhand      | 1 2                        | 60 60                               | 2021-22 2021-22 (Sept,21)                                                                                                        |
| 24             | Polavaram (12x80 = 960 MW)                                | Andhra Pradesh   | 1 2 3 4 5 6 7 8 9 10 11 12 | 80 80 80 80 80 80 80 80 80 80 80 80 | 2023-24 2023-24 2023-24 2023-24 2023-24 2023-24 2024-25 2024-25 2024-25 2024-25 2024-25 2024-25 (Mar,25) (subject to re-start of |
| 25             | Kundah PSP (Phase-I, Phase-II & Phase-III) (4x125=500 MW) | Tamil Nadu       | 1 2 3 4                    | 125 125 125 125                     | 2023-24 2023-24 2023-24 2023-24                                                                                                  |
| PRIVATE SECTOR | PRIVATE SECTOR                                            | PRIVATE SECTOR   | PRIVATE SECTOR             | PRIVATE SECTOR                      | PRIVATE SECTOR                                                                                                                   |
| 26             | Tidong-I 2x50 =100 MW                                     | Himachal Pradesh | 1 2                        | 50 50                               | 2022-23 2022-23 (Jun 22)                                                                                                         |
| 27             | Tangnu Romai-I (2x22 = 44 MW)                             | Himachal Pradesh | 1 2                        | 22 22                               | 2024-25 2024-25 (subject to re-start of works)                                                                                   |
| 28             | Sorang (2x50 = 100 MW),                                   | Himachal Pradesh | 1 2                        | 50 50                               | 2021-22 2021-22 (Dec'21)                                                                                                         |
| 29             | Singoli Bhatwari (3x33 = 99 MW)                           | Uttarakhand      | 1 2 3                      | 33 33 33                            | 2020-21 2020-21 2020-21 (Dec,20)                                                                                                 |
| 30             | PhataByung (2x38 = 76 MW),                                | Uttarakhand      | 1 2                        | 38 38                               | 2023-24 2023-24 (subject to re-start of works)                                                                                   |

|   31 | Maheshwar (10x40 = 400 MW)           | Madhya Pradesh   | 1 2 3 4 5 6 7 8 9 10   | 40 40 40 40 40 40 40 40 40 40   | 2023-24 2023-24 2023-24 2023-24 2023-24 2023-24 2023-24 2023-24 2023-24 2023-24 (subject to re-start of works)   |
|------|--------------------------------------|------------------|------------------------|---------------------------------|------------------------------------------------------------------------------------------------------------------|
|   32 | Rangit-IV HE Project (3X40 = 120 MW) | Sikkim           | 1 2 3                  | 40 40 40                        | 2025-26 2025-26 2025-26 (subject to re-start of works)                                                           |
|   33 | Bhasmey (2x25.5 =51 MW)              | Sikkim           | 1 2                    | 25.5 25.5                       | 2024-25 2024-25 (subject to re-start of works)                                                                   |
|   34 | Rongnichu (2x48 =96 MW)              | Sikkim           | 1 2                    | 48 48                           | 2020-21 2020-21 (Mar,21)                                                                                         |
|   35 | Bajoli Holi 3x60= 180 MW             | Himachal Pradesh | 1 2 3                  | 60 60 60                        | 2021-22 2021-22 2021-22 (Dec,21)                                                                                 |
|   36 | Rangit-II 2x33= 66 MW                | Sikkim           | 1 2                    | 33 33                           | 2024-25 2024-25 (subject to re-start of works)                                                                   |
|   37 | Panan 4x75= 300 MW                   | Sikkim           | 1 2 3 4                | 75 75 75 75                     | 2025-26 2025-26 2025-26 2025-26 (subject to re-start of works)                                                   |
|   38 | Kutehr 3x80=240 MW                   | Himachal Pradesh | 1 2 3                  | 80 80 80                        | 2025-26 2025-26 2025-26 (Nov '25)                                                                                |

*************

## ANNEXURE REFERRED TO IN REPLY TO PARTS (a) TO (c) OF UNSTARRED QUESTION NO. 2021 TO BE ANSWERED IN THE LOK SABHA ON 22.09.2020

***************

## Regulated Tariff Mechanism (RTM) Projects

| Sl. No.   | Name of the Transmission line                                                                                                                                                             | Executing Agency   |
|-----------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------------------|
| 1.0       | MULTI REGIONAL SYSTEMS                                                                                                                                                                    |                    |
| 1         | North East / Northern Western Interconnector -I Project                                                                                                                                   | PGCIL              |
|           | Part-A : North East - Northern/ Western Interconnector -I                                                                                                                                 |                    |
|           | Part-B : Transmission System for immediate evacuation of Power from Kameng HEP                                                                                                            |                    |
|           | Part-C : Transmission System for immediate evacuation of Power from Lower Subhansiri HEP                                                                                                  |                    |
| 2         | Transmission System Strengthening in Indian System for Transfer of Power from Mangdechhu Hydroelectric Proj, in BHUTAN.                                                                   | PGCIL              |
| 3         | HVDC Bipole link between Western Region (Raigarh, Chhattisgarh) and Southern Region (Pugalur, TM) - North Trichur (Kerala) - Scheme-I : Raigarh-Pugalur 6000 MWHVDC System                | PGCIL              |
| 2.0       | NORTHERN REGION                                                                                                                                                                           |                    |
| 4         | Transmission System associated with Tehri Pump Storage Plant (PSP)                                                                                                                        | PGCIL              |
| 5         | Creation of 400/220KV S/Stn. in NCT of Delhi during 12th Plan Period (Part-A)                                                                                                             | PGCIL              |
| 6         | Northern Region System Strengthening Scheme - XXXV                                                                                                                                        | PGCIL              |
| 7         | Establishment of 220/22KV GIS at UT Chandigarh along with 220KV D/C line from Chandigarh GIS to 400/220KV Panchkula (PG) Sub station.                                                     | PGCIL              |
| 8         | System Strengthening Scheme in Northern Region - XXXVII                                                                                                                                   | PGCIL              |
| 9         | Transmission System for Solar Energy Zones in Rajasthan                                                                                                                                   | PGCIL              |
| 3.0       | WESTERN REGION                                                                                                                                                                            |                    |
| 10        | Transmission System Associated with Mundra Ultra Mega Power Proj.                                                                                                                         | PGCIL              |
|           | Part-A - Tr. System of Mundra (UMPP)                                                                                                                                                      |                    |
|           | Part-B - Regional System Strengtheing in WR for Mundra (UMPP)                                                                                                                             |                    |
| 11        | Transmission System for Ultra Mega Solar Power Park at Banaskantha (Radhanesda) Gujarat.                                                                                                  | PGCIL              |
| 12        | Western Region System Strengthening Scheme- XXII                                                                                                                                          | PGCIL              |
| 4.0       | SOUTHERN REGION                                                                                                                                                                           |                    |
| 13        | Transmission System for Ultra mega Solar Park at Tumkur (Pavagada) Karnataka - Phase- II (Part.-A)                                                                                        | PGCIL              |
| 14        | HVDC Bipole link between Western Region (Raigarh, Chhattisgarh) and Southern Region (Pugalur, TM) - North Trichur (Kerala) - Scheme-III : Pugalur - Trichur 2000 MW VSC based HVDC System | PGCIL              |
| 15        | Transmission System for evacution of power from Neyveli Lignite Corp. Ltd. TS-1 (Replacement) (NNTPS) in Neyveli, Tamil Nadu.                                                             | PGCIL              |
| 16        | Transmission System for Ultra mega Solar Park at Tumkur (Pavagada) Karnataka - Phase- II (Part.-B)                                                                                        | PGCIL              |
| 17        | HVDC Bipole link between Western Region (Raigarh, Chhattisgarh) and Southern Region (Pugalur, TM) - North Trichur (Kerala) - Scheme-II : AC System Strengthening at Pugalur end.          | PGCIL              |
| 5.0       | EASTERN REGION                                                                                                                                                                            |                    |
| 18        | Eastern Region Strengthening Scheme-V                                                                                                                                                     | PGCIL              |
| 19        | Eastern Region Strengthening Scheme-XV                                                                                                                                                    | PGCIL              |
| 20        | Eastern Region Strengthening Scheme-XVII (Part-B)                                                                                                                                         | PGCIL              |
| 21        | 400KV D/C Baharampur (PG) - Bheramera (B'desh) line (IInd Ckt) - India portion                                                                                                            | PGCIL              |
| 22        | Eastern Region Strengthening Scheme - XX                                                                                                                                                  | PGCIL              |
| 23        | TS for transfer of Power from Gen. Proj. in Sikkim to NR/WR (Part-B1)                                                                                                                     | PGCIL              |
| 24        | Eastern Region Strengthening Scheme - XXIII                                                                                                                                               | PGCIL              |
| 25        | NORTH EASTERN REGION PG works associated with North Eastern Region Strengthening Scheme -V                                                                                                | PGCIL              |

***********

## ANNEXURE REFERRED TO IN REPLY TO PARTS (a) TO (c) OF UNSTARRED QUESTION NO. 2021 TO BE ANSWERED IN THE LOK SABHA ON 22.09.2020

***************

## Tariff Based Competitive Bidding (TCBC) Projects

|   Sl. No | Transmission project                                                                                                                                        | Special Purpose Vehicle (SPV)/ Bid Process Coordinator (BPC)                | Parent Company/ Progress Status         |
|----------|-------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------------------------------------------------------------------------|-----------------------------------------|
|        1 | 765 kV System Strengthening Scheme in Eastern Region. ERSS-XVIII                                                                                            | Medinipur-Jeerat Transmission Limited / PFC                                 | PGCIL /Under Construction               |
|        2 | System Strengthening Scheme in Eastern Region ERSS XXI                                                                                                      | ERSS XXI Transmission Limited/REC                                           | PGCIL / Under Construction              |
|        3 | New WR-NR 765 kV Inter- Regional Corridor                                                                                                                   | WR-NR Power Transmission Limited / REC                                      | PGCIL / Under Construction              |
|        4 | Transmission system associated with LTA applications from Rajasthan SEZ Part-C                                                                              | Powergrid Khetri                                                            | PGCIL / Under Construction              |
|        5 | Transmission system associated with LTA applications from Rajasthan SEZ Part-A                                                                              | Ajmer Phagi Transco Limited/REC                                             | PGCIL / Under Construction              |
|        6 | Transmission system associated with LTA applications from Rajasthan SEZ Part-B                                                                              | Fatehgarh-II Transco Limited/PFC                                            | PGCIL / Under Construction              |
|        7 | Transmission System for providing connectivity to RE Projects at Bhuj-II (2000 MW ) in Gujarat                                                              | Bhuj-II Transmission Limited/PFC                                            | PGCIL / Under Construction              |
|        8 | Connectivity system for Khargone TPP (2x660MW)                                                                                                              | Khargone Transmission Limited / REC                                         | Sterilite Power TL / Under Construction |
|        9 | NER System Strengthening Scheme II                                                                                                                          | NER II Transmission Limited / REC                                           | Sterlite Power TL / Under Construction  |
|       10 | Additional 400kV Feed to Goa and Additional System for Power Evacuation from Generation Projects pooled at Raigarh (Tamnar) Pool                            | Goa-Tamnar Transmission Project Limited/PFC                                 | Sterlite Power TL / Under Construction  |
|       11 | Establish Transmission System for 400 kV Udupi (UPCL) - Kasargode D/C Line                                                                                  | Udupi Kasargode Transmission Limited./REC                                   | Sterlite Power TL / Under Construction  |
|       12 | Western Region Strengthening Scheme-XIX (WRSS-XIX) and North Eastern Region Strengthening Scheme-IX (NERSS-IX)                                              | Sterlite Grid 13 Limited(A Subsidiary of Sterlite Power Trans. Limited)/PFC | Sterlite Power TL / Under Construction  |
|       13 | WRSS - 21 Part - B - Trasnsmission System Strengthening for Relieving Over Loadings Observed in Gujarat Intra-State System Due to Re- injections in Bhuj PS | Sterlite Grid 18 Limited(A Subsidiary of Sterlite Power Trans. Limited)/PFC | Sterlite Power TL / Under Construction  |
|       14 | Additional inter regional AC link for import into southern region i.e Warora- Warangal and Chilakaluripeta - Hyderabad - Kurnool 765 kV link                | Warora Kurnool Transmission Ltd. / PFC                                      | Essel Infra / Under construction        |

|   15. | System strengthening in northern region (NRSS XXXVI) along with LILO of Sikar-Neemrana 400 kV D/C line at Babai(RVPNL)                                                                                                                                                | NRSS XXXVI transmission Ltd. / REC        | Essel Infra / Under construction   |
|-------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------------------------------------|------------------------------------|
|    16 | Immediate evacuation for North Karanpura (3x660MW) generation project of NTPC(ERSS XIX)                                                                                                                                                                               | North Karanpura Transco Ltd / REC         | Adani TL / Under Construction      |
|    17 | Transmission System for Ultra Mega Solar Park in Fatehgarh, Distt. Jaisalmer Rajasthan                                                                                                                                                                                | Fatehgarh-Bhadla Transmission Limited/PFC | Adani TL / Under Construction      |
|    18 | Transmission System Associated with LTA applications from Rajasthan SEZ Part-D                                                                                                                                                                                        | Bikaner-Khetri Transmission Limited./PFC  | Adani TL / Under Construction      |
|    19 | Transmission System for Western Region Strengthening Scheme - 21 (WRSS - 21) Part - A - Trasnsmission System Strengthening for Relieving Over Loadings Observed in Gujarat Intra-State System Due to Re- injections in Bhuj PS                                        | WRSS XXI(A) Transco Limited./REC          | Adani TL / Under Construction      |
|    20 | Transmission System for Transmission System Associated with RE Generations at Bhuj-II, Dwarka & Lakadia                                                                                                                                                               | Lakadia Banaskantha Transco Limited/REC   | Adani TL / Under Construction      |
|    21 | Transmission System for Jam Khambaliya Pooling Station and Interconnection of Jam Khambaliya Pooling Station for Providing Connectivity to RE Projects (1500 MW) in Dwarka (Gujarat) and Installation of 400/220 kV ICT along with Associated Bays at CGPL Switchyard | Jam Khambaliya Transco Limited./REC       | Adani TL / Under Construction      |
|    22 | North Eastern Region Strengthening Scheme (NERSS-VI)                                                                                                                                                                                                                  | Kohima-Mairani Transmission Limited / PFC | Kalpataru / Under Construction     |

****************