Lok Sabha Question No. 3054 (UNSTARRED), answered on 2020-03-12
Subject: Two-Laning Projectsin Chhattisgarh
Ministry: ROAD TRANSPORT AND HIGHWAYS
Asked by: Deepak Baij

## GOVERNMENT OF INDIA

## MINISTRY OF ROAD TRANSPORT & HIGHWAYS

## LOK SABHA

## UNSTARRED QUESTION NO. 3054

ANSWERED ON 12 th  March, 2020

## TWO-LANING PROJECTS IN CHHATTISGARH

## 3054.   SHRI DEEPAK BAIJ:

## Will the Minister of ROAD TRANSPORT AND HIGHWAYS

## सड़क परिवहन औि िाजमार्ग मंत्री

be pleased to state:

- (a) the details and the present status of two-laning projects under execution on National Highway Nos. 43, 63 and 163 in Baxar, Chhattisgarh;
- (b) the  time  of  start  of  construction  work  on  these  projects  along  with  the  time  frame fixed for their completion; and
- (c) the  details  of  projects  out  of  these  which  have  been  completed  on  time  along  with those which are delayed?

## ANSWER

## THE MINISTER OF ROAD TRANSPORT AND HIGHWAYS

## (SHRI NITIN JAIRAM GADKARI)

(a) to (c) Details (including time of start of construction work, time frame fixed for their completion,  present  status  (completed  on  time/delayed))  of  two-laning  projects  under execution on National Highway Nos. 30 (old NH-43) , 63 and 163 in Bastar, Chhattisgarh are annexed at Annexure I.

ANNEXURE  REFERRED  TO  IN  REPLY  TO  PART  (a)  to  (c)  OF  LOK  SABHA UNSTARRED QUESTION NO. 3054 FOR ANSWER ON 12.03.2020 ASKED BY SHRI DEEPAK BAIJ REGARDING TWO-LANING PROJECTS IN CHHATTISGARH .

## Details of Two-Laning projects under execution on National Highway Nos. 30 (old NHno. 43), 63 and 163 in Bastar, Chhattisgarh are as follows:-

| S. No.   | Name of NH Projects                                                                                                                                                                                                                                                                                                                                 | NH No.             | Date of Start of Construct ion work   | Time Frame Fixed for Completion   | Present Status of Project           | Anticipated/ Actual Time for completion   |
|----------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------------------|---------------------------------------|-----------------------------------|-------------------------------------|-------------------------------------------|
| 1        | Rehabilitation and Up-gradation of NH- 43 from Km 130.000 to Km 180.000 (Kanker to Bedma Section) to two-lane with paved shoulder in the State of Chhattisgarh under NHDP-IV through Engineering, Procurement & Construction (EPC) Basis                                                                                                            | 30 (old NH no. 43) | 08-08- 2016                           | 07-08-2018                        | Physical progress- 12 Km. Completed | 07-08-2020                                |
| 2        | Length - 53.258 Km. Construction of High Level Bridges across at Km. 372.050 (Bardela Nala), Km. 374.200 (Jangla Nala), Km. 4040.150 (Mari River), Km. 414.350 (Tumnar River), Km. 337. 200 (Singhar Bahar River) & Km. 331.800 (Chinta Vagu River) on NH- 63 (Old NH-16) Bhopalpattnam to Jagdalpur Road on EPC mode in the State of Chhattisgarh. | 63                 | 03-06- 2019                           | 29-11-2021                        | Mobilization stage                  | 29-11-2021                                |
| S.       | Name of NH                                                                                                                                                                                                                                                                                                                                          | NH                 | Date of                               | Time                              | Present                             | Anticipated/                              |

|   No. | Projects                                                                                                                                                                                                                                 |   No. | Start of Construct ion work   | Frame Fixed for Completion   | Status of Project         | Actual Time for completion   |
|-------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------|-------------------------------|------------------------------|---------------------------|------------------------------|
|     3 | Construction of 2- lane Bridges including approaches at km 6/8 on Chintavagu river, at km 22/2 on Tarud river and at km 22/8 on a Nalla of Bhopalpatnam- Warangal- Hyderabad road NH- 163 (old NH-202) in Chhattisgarh under LWE Scheme. |   163 | 06-08- 2016                   | 05-02-2019                   | Physical progress - (95%) | 31-03-2020                   |
|     4 | Construction of 2 lane road from km. 287.00-292.00, 322.00-342.00 & 352.00-400.00 of NH-63 (old NH-16) (Bhopalpatnam- Jagdalpur) in Chhattisgarh under LWE Scheme/                                                                       |    63 | 01-12- 2012                   | 31-12-2015                   | Physical Completed        | 30-06-2019                   |
|     5 | Widening with 2 lane + paved shoulder, reconstruction of minor bridges and culverts and 4 laning in selected reach in Km. 299.000 to 316.800 of NH-63 in the State of Chhattisgarh.                                                      |    63 | 14-02- 2017                   | 13-02-2019                   | Physical Completed        | 10-05-2019                   |

****