Lok Sabha Question No. 336 (STARRED), answered on 2019-01-03
Subject: Hydro Electric Projects
Ministry: POWER
Asked by: SANJAY SHAMRAO DHOTRE, BHARTRUHARI MAHTAB

## GOVERNMENT OF INDIA MINISTRY OF POWER

LOK SABHA STARRED QUESTION NO.336 TO BE ANSWERED ON 03.01.2019

HYDRO ELECTRIC PROJECTS

*336.   SHRI SANJAY DHOTRE: SHRI BHARTRUHARI MAHTAB:

Will the Minister of POWER be pleased to state:

(a) the number of Hydro Electric Projects under construction across the country, as on date, State-wise;

(b) whether a large number of such projects are held up due to financial constraints  and  other  reasons  and  if  so,  the  details  thereof,  State  and Project-wise along with the time by which such Projects are likely to be completed;

(c) the details of the cost escalation of such projects due to delay in construction, Project-wise along with the manner in which such escalated cost is likely to be arranged;

(d) the  extent  of  shortage/loss  of  generation  of  power  across  the country due to delay in construction of the said projects; and

(e) the steps taken/being taken by the Government for timely completion of such projects along with the achievements thereof?

A N S W E R

THE MINISTER OF STATE (INDEPENDENT CHARGE) FOR POWER AND NEW & RENEWABLE ENERGY

( SHRI  R.K. SINGH )

(a) to (e) : A Statement is laid on the Table of the House.

*****************

## STATEMENT

STATEMENT  REFERRED  TO  IN  REPLY  TO  PARTS  (a)  TO  (e)  OF  STARRED QUESTION  NO.336  TO  BE  ANSWERED  IN  THE  LOK  SABHA  ON  03.01.2019 REGARDING HYDRO ELECTRIC PROJECTS.

*********

- (a)  : As  on  30 th  November,  2018,  there  were  37  under  construction Hydro  Electric  Projects  (above  25  MW)  in  the  country,  aggregating  to 12178.50 MW. The details of these projects, State-wise, is given at Annex-I.
- (b)   : Out  of  these  37  under  construction  Hydro  Electric  Projects,  16 projects,  aggregating  to  5950  MW,  are  stalled  /  held  up  due  to  financial constraints and other reasons. The State-wise details of these projects along with the anticipated date of completion of these projects is given at Annex-II.
- (c)  : The  project-wise  details  of  cost  overrun  of  such  stalled  under construction Hydro Electric projects is given at Annex-III. For financing the cost overrun, equity is being arranged by the developers and debt is raised by developers through loan / commercial borrowings.
- (d) : As  per  calculation  made  by  Central  Electricity  Authority  (CEA), the  annual  loss  of  energy  generation  from  these  stalled  projects  is  about 18761 Million Units (MUs).
- (e)  : The action taken by the Government for early completion of these projects are:
-  CEA  monitors  the  progress  of  under  construction  power  projects through  frequent  site  visits  and  interaction  with  the  developers  and equipment suppliers.  CEA holds review meetings periodically with the developers  and  other  stakeholders  to  identify  and  resolve  issues critical for commissioning of Projects.
-  Regular  reviews  are  also  undertaken  in  Ministry  of  Power  (MoP)  to identify  the  constraints  areas  and  facilitate  faster  resolution  of  interministerial and other outstanding issues.
-  In case of CPSU's, the project implementation parameters / milestones are incorporated in the annual MoU signed between respective CPSU's and MoP and the same are monitored during the Quarterly Performance Review (QPR) meetings of CPSU's and other meetings held in MoP/ CEA.
-  The  issues related to erection and  supply of  Electro-Mechanical equipment is expedited in various meetings held in CEA / MoP and other local issues  affecting  the  progress  of  works  are  taken  up  with respective State Governments by the Concerned CPSU / MoP.

The Government of India is pursuing proactively for early resolution of issues with stakeholders.

************

ANNEX-I

ANNEX  REFERRED  TO  IN  PART  (a)  OF  THE  STATEMENT  LAID  IN  REPLY  TO STARRED  QUESTION  NO.  336  TO  BE  ANSWERED  IN  THE  LOK  SABHA  ON 03.01.2019 REGARDING HYDRO ELECTRIC PROJECTS.

***********

List of Under Construction Hydro Electric Projects in the Country (above 25 MW) - State wise

(As on 30.11.2018)

| Sl. No.        | Name of Scheme (Executing Agency)            | Sector                       | Installed Capacity (No. x MW)   | Capacity. Under Execution (MW)   | Latest Commissioning   |
|----------------|----------------------------------------------|------------------------------|---------------------------------|----------------------------------|------------------------|
| Andhra Pradesh | Andhra Pradesh                               | Andhra Pradesh               | Andhra Pradesh                  |                                  |                        |
| 1              | Polavaram (APGENCO/Irrigation Dept., A.P.)   | State                        | 12x80                           | 960.00                           | 2021-23 (Mar'23)       |
|                | Sub-total: Andhra Pradesh                    | Sub-total: Andhra Pradesh    | Sub-total: Andhra Pradesh       | 960.00                           |                        |
|                | Arunachal Pradesh                            | Arunachal Pradesh            | Arunachal Pradesh               |                                  |                        |
| 2              | Kameng (NEEPCO)                              | Central                      | 4x150                           | 600.00                           | 2019-20 (Jun,19)       |
| 3              | Subansiri Lower (NHPC)                       | Central                      | 8x250                           | 2000.00                          | 2022-23 *              |
| 4              | ### Gongri (Dirang Energy)                   | Private                      | 2x72                            | 144.00                           | 2022-23 *              |
|                | Sub-total: Arunachal Pradesh                 | Sub-total: Arunachal Pradesh | Sub-total: Arunachal Pradesh    | 2744.00                          |                        |
|                | Himachal Pradesh                             | Himachal Pradesh             | Himachal Pradesh                |                                  |                        |
| 5              | Parbati St. II (NHPC)                        | Central                      | 4x200                           | 800.00                           | 2021-22 (Dec'21)       |
| 6              | Uhl-III (BVPCL)                              | State                        | 3x33.33                         | 100.00                           | 2018-19 (Mar'19)       |
| 7              | Sawra Kuddu (HPPCL)                          | State                        | 3x37                            | 111.00                           | 2019-20 (May'19)       |
| 8              | Shongtong Karcham (HPPCL)                    | State                        | 3x150                           | 450.00                           | 2024-25 (Apr'24)       |
| 9              | Bajoli Holi (GMR)                            | Private                      | 3x60                            | 180.00                           | 2019-20 (Aug'19)       |
| 10             | Sorang (HSPCL)                               | Private                      | 2x50                            | 100.00                           | 2020-21 *              |
| 11             | Tangnu Romai (TRPG)                          | Private                      | 2x22                            | 44.00                            | 2021-22 *              |
| 12             | Tidong-I (Statkraft IPL)                     | Private                      | 100.00                          | 100.00                           | 2021-22 (Oct'21)       |
|                | Sub-total: Himachal Pradesh                  | Sub-total: Himachal Pradesh  | Sub-total: Himachal Pradesh     | 1885.00                          |                        |
|                | Jammu & Kashmir                              | Jammu & Kashmir              | Jammu & Kashmir                 |                                  |                        |
| 13             | Pakal Dul (CVPPL)                            | Central                      | 4x250                           | 1000.00                          | 2023-24                |
| 14             | Parnai (JKSPDC)                              | State                        | 3x12.5                          | 37.50                            | 2021-22 (Mar'22)       |
| 15             | Lower Kalnai (JKSPDC)                        | State                        | 2x24                            | 48.00                            | 2022-23 *              |
| 16             | # Ratle (RHEPPL)                             | Private                      | 4x205 + 1x30                    | 850.00                           | 2023-24 *              |
|                | Sub-total: Jammu & Kashmir                   | Sub-total: Jammu & Kashmir   | Sub-total: Jammu & Kashmir      | 1935.50                          |                        |
|                | Kerala                                       | Kerala                       | Kerala                          |                                  |                        |
| 17             | Pallivasal (KSEB)                            | State                        | 2x30                            | 60.00                            | 2020-21 (Dec'20)       |
| 18             | Thottiyar (KSEB)                             | State                        | 1x30+1x10                       | 40.00                            | 2020-21                |
|                | Sub-total: Kerala                            | Sub-total: Kerala            | Sub-total: Kerala               | 100.00                           |                        |
|                | Madhya Pradesh                               | Madhya Pradesh               |                                 |                                  |                        |
| 19             | ## Maheshwar (SMHPCL)                        | Private                      | 10x40                           | 400.00                           | 2020-21 *              |
|                | Sub-total: Madhya Pradesh                    | Sub-total: Madhya Pradesh    | Sub-total: Madhya Pradesh       | 400.00                           |                        |
|                | Maharashtra                                  | Maharashtra                  | Maharashtra                     |                                  |                        |
| 20             | Koyna Left Bank (WRD,MAH)                    | State                        | 2x40                            | 80.00                            | 2022-23 *              |
|                | Sub-total: Maharashtra                       | Sub-total: Maharashtra       | Sub-total: Maharashtra          | 80.00                            |                        |
|                | Punjab                                       | Punjab                       | Punjab                          |                                  |                        |
| 21             | Shahpurkandi (PSPCL/ Irrigation Deptt., Pb.) | State                        | 3x33+3x33+1x8                   | 206.00                           | 2021-22 (Nov'21)       |
|                | Sub-total: Punjab                            | Sub-total: Punjab            | Sub-total: Punjab               | 206.00                           |                        |

|    | Sikkim                        | Sikkim                 | Sikkim                 |          |                    |
|----|-------------------------------|------------------------|------------------------|----------|--------------------|
| 22 | Bhasmey (Gati Infrastructure) | Private                | 3x17                   | 51.00    | 2021-22 *          |
| 23 | Rangit-IV (JAL Power)         | Private                | 3x40                   | 120.00   | 2021-22 *          |
| 24 | Rangit-II (Sikkim Hydro)      | Private                | 2x33                   | 66.00    | 2020-21 *          |
| 25 | Rongnichu (Madhya Bharat)     | Private                | 2x48                   | 96.00    | 2019-20 (Mar'20)   |
| 26 | Teesta St. VI (LANCO)         | Private                | 4x125                  | 500.00   | 2021-22 *          |
| 27 | Panan (Himagiri)              | Private                | 4x75                   | 300.00   | 2022-23 *          |
|    | Sub-total: Sikkim             | Sub-total: Sikkim      | Sub-total: Sikkim      | 1133.00  |                    |
|    | Tamil Nadu                    | Tamil Nadu             | Tamil Nadu             |          |                    |
| 28 | Kundah Pumped Storage         | State                  | 1x125                  | 125.00   | 2022-23            |
|    | Sub-total: Tamil Nadu         | Sub-total: Tamil Nadu  | Sub-total: Tamil Nadu  | 125.00   |                    |
|    | Uttarakhand                   | Uttarakhand            | Uttarakhand            |          |                    |
| 29 | Lata Tapovan (NTPC)           | Central                | 3x57                   | 171.00   | 2022-23 *          |
| 30 | Tapovan Vishnugad (NTPC)      | Central                | 4x130                  | 520.00   | 2020-21 (Dec'20)   |
| 31 | Tehri PSS (THDC)              | Central                | 4x250                  | 1000.00  | 2021-22 * (May'21) |
| 32 | Vishnugad Pipalkoti (THDC)    | Central                | 4x111                  | 444.00   | 2021-22 (Dec'21)   |
| 33 | Naitwar Mori (SJVNL)          | Central                | 2x30                   | 60.00    | 2021-22 (Dec-21)   |
| 34 | Vyasi (UJVNL)                 | State                  | 2x60                   | 120.00   | 2019-20 (Mar'20)   |
| 35 | Phata Byung (LANCO)           | Private                | 2x38                   | 76.00    | 2021-22 *          |
| 36 | Singoli Bhatwari (L&T)        | Private                | 3x33                   | 99.00    | 2019-20 (Jun'19)   |
|    | Sub-total: Uttarakhand        | Sub-total: Uttarakhand | Sub-total: Uttarakhand | 2490.00  |                    |
|    | West Bengal                   | West Bengal            | West Bengal            |          |                    |
| 37 | Rammam-III (NTPC)             | Central                | 3x40                   | 120.00   | 2021-22 (Feb'22)   |
|    | Sub-total: West Bengal        | Sub-total: West Bengal | Sub-total: West Bengal | 120.00   |                    |
|    | Grand Total:                  | Grand Total:           | Grand Total:           | 12178.50 |                    |

* Subject to restart of works #     Govt.  of  J&K,  PDD  have  terminated  PPA  on  09.02.2017  and  directed  JKSPDC  to  take  over  the project. ##  PFC  as  lead  lender  have  acquired  majority  equity  i.e.  51%  in  the  SMHPCL  w.e.f.  1 st  June,  2016. Matter Sub-judice. ### State Govt. terminated the agreement with developer for execution of project.

## ****************

ANNEX  REFERRED  TO  IN  PART  (b)  OF  THE  STATEMENT  LAID  IN  REPLY  TO STARRED  QUESTION  NO.  336  TO  BE  ANSWERED  IN  THE  LOK  SABHA  ON 03.01.2019 REGARDING HYDRO ELECTRIC PROJECTS.

***********

## Stalled Under Construction Hydro Electric Projects

(As on 30.11.2018)

| Sl. No.   | Name of Project/ Executing Agency / Capacity (MW)                  | Sector                    | Reasons for stalling of construction                                                                                                                                                                          | Likely Commissioning                 |
|-----------|--------------------------------------------------------------------|---------------------------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------------------------------------|
|           | Arunachal Pradesh / Assam                                          | Arunachal Pradesh / Assam |                                                                                                                                                                                                               |                                      |
| 1         | Subansiri Lower NHPC Limited 8x250=2000 MW                         | Central                   | -Since 16.12.2011 works stopped due to agitation by various activists, fearing dam safety and downstream impacts of dam. -Case in Hon'ble NGT, Kolkata bench.                                                 | 4 years after restart of works.      |
|           | Arunachal Pradesh                                                  | Arunachal Pradesh         |                                                                                                                                                                                                               |                                      |
| 2         | Gongri Dirang Energy Pvt. Ltd. 2x72=144 MW                         | Private                   | Works stopped since 2nd week of April, 2016 due to fund flow problem with promoter / lenders. Works restarted in July-2016 but again stalled since October, 2016 due to fund constraints with developer.      | 3½ years after re-start of works.    |
|           | Himachal Pradesh                                                   | Himachal Pradesh          |                                                                                                                                                                                                               |                                      |
| 3         | Tangnu Romai Tangnu Romai Power Generation 2x22=44 MW              | Private                   | The developer informed that the project suffered due to very poor geology in HRT, due to which project got delayed and cost had increased. Further Works stalled since January, 2015 due to fund constraints. | 3 years after the start of works.    |
| 4         | Sorang Himachal Sorang Power Ltd. 2x50=100 MW                      | Private                   | Works are stalled since 18.11.2015 due to rupture in the surface penstock pipe when unit#2 was under trial run.                                                                                               | 1 year after the re- start of works. |
|           | Jammu & Kashmir                                                    | Jammu & Kashmir           |                                                                                                                                                                                                               |                                      |
| 5         | Lower Kalnai JKSPDC 2x24=48 MW                                     | State                     | Works on all fronts at Dam and Power House site are stalled since 24.01.2018 due to payment dispute with subcontractors and due to non-settlement of extension of time of the contract by the JKSPDC.         | 4 years after restart of works.      |
| 6         | Ratle GVK Ratle Hydro Electric Project Pvt. Ltd. 4x205+1x30=850 MW | Private                   | There is no progress since 11th July, 2014. (R&R issues, Local issues, Law & order problem, Indus Water Treaty etc.)                                                                                          | 5 years after restart of works.      |

Total = 16 Nos. (5950 MW)

|    | Madhya Pradesh                                                          | Madhya Pradesh   |                                                                                                                                                                                                                                                                                                  |                                        |
|----|-------------------------------------------------------------------------|------------------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------------------------------|
| 7  | Maheshwar Shree Maheshwar Hydel Power Corporation Limited 10x40= 400 MW | Private          | Works suspended since Nov-11 due to cash flow problem with developer.                                                                                                                                                                                                                            | 1-½ year after restart of works.       |
|    | Maharashtra                                                             | Maharashtra      |                                                                                                                                                                                                                                                                                                  |                                        |
| 8  | Koyna Left Bank PSS WRD, Govt. of Maharashtra 2x40=80 MW                | State            | - Project stalled since July, 2015. The current expenditure on the project has already reached to almost original administrative approved cost level hence expenditure on the project is stopped and project work is processing at very slow rate. Revised cost is under approval by State Govt. | 4 years after restart of works.        |
|    | Sikkim                                                                  | Sikkim           |                                                                                                                                                                                                                                                                                                  |                                        |
| 9  | Teesta VI Lanco Teesta Hydro Power Ltd. 4x125=500 MW                    | Private          | There is almost no progress since April, 2014. (Funds Constraints)                                                                                                                                                                                                                               | 3 years after restart of works.        |
| 10 | Rangit-IV Jal Power Corp. Ltd. (JPCL) 3x40= 120 MW                      | Private          | Works stopped since Oct-13 due to funds constraints with developer.                                                                                                                                                                                                                              | 3½ years after the re- start of works. |
| 11 | Panan Himagiri Hydro Energy Pvt Ltd. 4x75 = 300 MW                      | Private          | Major Civil Works could not start since April, 2014 for want of NGT Clearance. NOC from NWLB.                                                                                                                                                                                                    | 4½ years after the start of works.     |
| 12 | Rangit II Sikkim Hydro Pvt. Ltd. 2x33=66 MW                             | Private          | Works are stalled since December, 2017 due to funds constraints with developer                                                                                                                                                                                                                   | 2½ years after the start of works.     |
| 13 | Bhasmey Gati Infrastructure 2x25.5=51 MW                                | Private          | Works are stalled since Sept., 2016 due to funds constraints with developer                                                                                                                                                                                                                      | 3 years after re-start of works.       |
|    | Uttarakhand                                                             |                  |                                                                                                                                                                                                                                                                                                  |                                        |
| 14 | Lata Tapovan, NTPC Limited 3x57=171 MW                                  | Central          | Construction work stopped vide Hon'ble Supreme Court order dated 7.5.14.                                                                                                                                                                                                                         | 4 years after restart of works.        |
| 15 | Tehri PSS, THDC Limited 4x250=1000 MW                                   | Central          | Construction work stopped since April, 2018 due to funds constraints with Contractor (HCC).                                                                                                                                                                                                      | 3 years after restart of works.        |
| 16 | Phata Byung Lanco 2x38=76 MW                                            | Private          | Works stalled since July, 2017 due to Financial crunch with the contractor / developer.                                                                                                                                                                                                          | 3 years after re-start of works.       |

************

ANNEX  REFERRED  TO  IN  PART  (c)  OF  THE  STATEMENT  LAID  IN  REPLY  TO STARRED  QUESTION  NO.  336  TO  BE  ANSWERED  IN  THE  LOK  SABHA  ON 03.01.2019 REGARDING HYDRO ELECTRIC PROJECTS.

***********

## DETAILS OF STALLED UNDER CONSTRUCTION HYDRO ELECTRIC PROJECTS (ABOVE 25 MW) HAVING TIME/COST OVERRUN

(As on 30.11.2018)

| Sl. No   | Project Name / Installed Capacity / Executing Agency   | Sector   | Unit No.        | Capacity (MW)                   | Original Commis- sioning Schedule                               | Anticipated Commis- sioning Schedule                                                           | Original Cost (Rs. in Crores)   | Latest Cost/ Anticipated Completion Cost (Rs. in Crores)   |
|----------|--------------------------------------------------------|----------|-----------------|---------------------------------|-----------------------------------------------------------------|------------------------------------------------------------------------------------------------|---------------------------------|------------------------------------------------------------|
| 1        | 2                                                      | 3 4      | 5               |                                 | 6                                                               | 7                                                                                              | 9                               | 10                                                         |
|          | Arunachal Pradesh / Assam                              |          |                 |                                 |                                                                 |                                                                                                |                                 |                                                            |
| 1        | Subansiri Lower (8x250 = 2000 MW) NHPC                 | Central  | 1 2 3 4 5 6 7 8 | 250 250 250 250 250 250 250 250 | 2009-11 2009-11 2009-11 2009-11 2009-11 2009-11 2009-11 2009-11 | 2022-23 2022-23 2022-23 2022-23 2022-23 2022-23 2022-23 2022-23 (subject to re-start of works, | 6285.33 (12/02)                 | 18559.49 (04/17)                                           |
|          | Arunachal Pradesh                                      |          |                 |                                 |                                                                 |                                                                                                |                                 |                                                            |
| 2        | Gongri 2x72= 144 MW Dirang Energy (P)Ltd               | Private  | 1 2             | 72 72                           | 2016-17 2016-17                                                 | 2022-23 2022-23 (subject to re-start of works, 3.5 years)                                      | 1436.27 (05/2012)               | 1535.91 (10/2016)                                          |
|          | Himachal Pradesh                                       |          |                 |                                 |                                                                 |                                                                                                |                                 |                                                            |
| 3        | Tangnu Romai-I (2x22 = 44 MW) TRPGPL                   | Private  | 1 2             | 22 22                           | 2014-15 2014-15                                                 | 2021-22 2021-22 (subject to re-start of works, 3 years)                                        | 255.00 (01/2007)                | 562.97 (01/2017)                                           |
| 4        | Sorang (2x50 = 100 MW), HSPPL                          | Private  | 1 2             | 50 50                           | 2011-12 2011-12                                                 | 2020-21 2020-21 (subject to re-start of works, 2 years)                                        | 586.00 (04/2005)                | 586.00 (Under revision)                                    |

<!-- image -->

|    | Jammu & Kashmir                                                |         |                      |                               |                                                                                 |                                                                         |                   |                   |
|----|----------------------------------------------------------------|---------|----------------------|-------------------------------|---------------------------------------------------------------------------------|-------------------------------------------------------------------------|-------------------|-------------------|
| 6  | Ratle (4x205+1x30) = 850 MW                                    | Private | 1 2 3                | 205 205 205 205               | 2017-18 2017-18 2017-18 2017-18                                                 | works, 4 years) 2023-24 2023-24 2023-24 2023-24 2023-24                 | 5517.02 (03/2012) | 6257.00 (09/2013) |
|    | Ratle HEP Pvt .Ltd.                                            |         | 4 5                  | 30                            | 2017-18                                                                         | (subject to re-start of works, 5 years)                                 |                   |                   |
| 7  | Koyna Left Bank PSS 2x40 = 80 MW WRD, Maha                     | State   | 1 2                  | 40 40                         | 2014-15 2014-15                                                                 | 2022-23 2022-23 (subject to re- start of works, 4 years)                | 245.02 (1999)     | 1494.94 (2014)    |
| 8  | Madhya Pradesh Maheshwar (10x40 = 400 MW) SMHPCL               | Private | 1 2 3 4 5 6 7 8 9 10 | 40 40 40 40 40 40 40 40 40 40 | 2001-02 2001-02 2001-02 2001-02 2001-02 2001-02 2001-02 2001-02 2001-02 2001-02 | 2020-21 (subject to re-start of works, 1.5 years)                       | 1569.27 (96-97)   | 8121.00 (2016-17) |
| 9  | Sikkim Teesta Stage VI (4x125 = 500 MW) Lanco Energy Pvt. Ltd. | Private | 1 2 3 4              | 125 125 125 125               | 2012-13 2012-13 2012-13 2012-13                                                 | 2021-22 2021-22 2021-22 2021-22 (subject to re-start of works, 3 years) | 3283.08 (2008)    | 5748.00 (07/2018) |
| 10 | Rangit-IV HEProject (3X40 = 120 MW) JPCL                       | Private | 1 2 3                | 40 40 40                      | 2011-12 2011-12 2011-12                                                         | 2021-22 2021-22 2021-22 (subject to re-start of works, 3.5 years)       | 726.17 (2011-12)  | 1692.60 (06/2016) |

<!-- image -->

| 11    | Panan 4x75= 300 MW Himagiri Hydro Energy Pvt. Ltd.   | Private   | 1 2 3 4   | 75 75 75 75     | 2018-19 2018-19 2018-19 2018-19   | 2022-23 2022-23 2022-23 2022-23 (subject to active start of works, 4 years)   | 1833.05 (2009)    | 2516.00 (09/2016)        |
|-------|------------------------------------------------------|-----------|-----------|-----------------|-----------------------------------|-------------------------------------------------------------------------------|-------------------|--------------------------|
| 12    | Bhasmey 2x25.5=51 MW Gati Infrastructure             | Private   | 1 2       | 25.5 25.5       | 2012-13 2012-13                   | 2021-22 2021-22 (subject to re-start of works, 3 years)                       | 408.50 (2012-13)  | 690.30                   |
| 13    | Rangit-II 2x33=66 MW Sikkim Hydro Power Ltd.         | Private   | 1 2       | 33 33           | 2015-16 2015-16                   | 2020-21 2020-21 (subject to re-start of works, 2.5 years)                     | 496.44            | 496.44 (Under revision)  |
|       | Lata Tapovan (3x57 = 171                             |           |           |                 |                                   |                                                                               |                   |                          |
| 14    | MW) NTPC                                             | Central   | 1 2 3     | 57 57 57        | 2017-18 2017-18 2017-18 (Aug'17)  | 2022-23 2022-23 2022-23 (subject to re-start of works, 4 years)               | 1527.00 (07/2012) | 1801.07 (Under revision) |
| 15    | Tehri PSS 4x250=1000 MW THDC                         | Central   | 1 2 3 4   | 250 250 250 250 | 2010-11 2010-11 2010-11 2010-11   | 2021-22 2021-22 2021-22 2021-22 (subject to re-start of works )               | 1657.60 (12/2005) | 3939.11                  |
| 16    | Phata Byung 2x38=76 MW Lanco                         | Private   | 1 2       | 38 38           | 2012-13 2012-13                   | 2021-22 2021-22 (subject to re-start of works, 3 years)                       | 520.00 (2013-14)  | 1225.53                  |
| Total | Total                                                | Total     | Total     | Total           | Total                             | Total                                                                         | 26922.62          | 55803.27                 |

Note: Latest Cost/ Anticipated Cost of the project is as per data submitted by the project authorities to CEA.

**************