Lok Sabha Question No. 3763 (UNSTARRED), answered on 2019-01-03
Subject: Status of PMGSY in Jharkhand
Ministry: RURAL DEVELOPMENT
Asked by: RAM TAHAL CHOUDHARY

## GOVERNMENT OF INDIA MINISTRY OF RURAL DEVELOPMENT DEPARTMENT OF RURAL DEVELOPMENT

## LOK SABHA

## UNSTARRED QUESTION NO. 3763 TO BE ANSWERED ON 03.01.2019

## STATUS OF PMGSY IN JHARKHAND

## 3763.   SHRI RAM TAHAL CHOUDHARY:

Will the Minister of RURAL DEVELOPMENT be pleased to state:

- (a) whether  the  roads  under  Pradhan  Mantri  Gram  Sadak  Yojana  (PMGSY)  are  lying incomplete for years in Jharkhand particularly in Ranchi district;
- (b) if so, the details of the incomplete roads in Ranchi along with the reasons therefor, Roadwise; and
- (c) the steps taken/being taken by the Government to complete these incomplete roads?

## ANSWER MINISTER OF STATE IN THE MINISTRY OF RURAL DEVELOPMENT (SHRI RAM KRIPAL YADAV)

(a)to (c): As reported by the Government of Jharkhand, 1430 road works in the State under Pradhan    Mantri  Gram  Sadak  Yojana  (PMGSY)  are  pending  for  more  than  3  years.  28  road works are pending for completion in Ranchi district. The details of incomplete roads in Ranchi district along with the reasons are given at Annexure .

As per the programme guidelines, timely completion of PMGSY roads is the responsibility of the respective State Governments. State Governments are advised through various Regional Review meetings & Empowered Committee meetings to take suitable necessary action to ensure timely completion of road works under PMGSY. The following steps in this regard have been taken by the Ministry:

- i. States have been requested to augment executing capacity and contracting capacity and their compliance in this regard is regularly reviewed.
- ii. Bidding document provisions have been rationalized.
- iii. Training is imparted to field engineers and contractors as well as their staff for capacity building.
- iv. Continuous monitoring and periodic review meetings and video conferences with State on progress of works

******

## Annexure referred to in reply to part (a) to (c) of  Lok Sabha Unstarred Question No 3763 for 03.01.2019

|   Sr. No. | Block Name   | Package No.   | Sanctioned Year   | Road Name / Bridge Name                              |   Sanction Cost |   Road Length (Kms) |   Road Length Completed Till Date |   Expenditure Till Date | Stage of Progress          | tentative date of completion                              |
|-----------|--------------|---------------|-------------------|------------------------------------------------------|-----------------|---------------------|-----------------------------------|-------------------------|----------------------------|-----------------------------------------------------------|
|         1 | Burmu        | JH1805        | 2008 - 2009       | Tilaiyatanr - Sosai                                  |          142.03 |               5.1   |                             5.1   |                   64.88 | Base Course / G2- G3 Stage | Matter under Sub-judice in Hon'ble Jharkhand High Court.  |
|         2 | Angara       | JH18JIN104    | 2012 - 2013       | Sataki - Kulkitar                                    |           66.13 |               1.77  |                             0     |                    0    | No Progress Entry          | Will be completed in this financial year                  |
|         3 | Angara       | JH18JIN105    | 2012 - 2013       | Jonha - Puritola                                     |           45.4  |               1.07  |                             0     |                    0    | No Progress Entry          | Proposed for De-sanction (Hab. connected by other scheme) |
|         4 | Angara       | JH18JIN114    | 2012 - 2013       | Chatra Sataki Road - Merha                           |           81.77 |               2.15  |                             0     |                    0    | No Progress Entry          | Will be completed in this financial year                  |
|         5 | Silli        | JH18JIN149    | 2012 - 2013       | Sulumjuri - Dhotikra                                 |           42.46 |               1.17  |                             0     |                    0    | No Progress Entry          | Proposed for De-sanction (Hab. connected by other scheme) |
|         6 | Lapung       | JH18JIN215    | 2013 - 2014       | L023-Ambatoli to Dadgo Road                          |          153.18 |               2.967 |                             0     |                   54.63 | Subbase / GSB Stage        | Road transferred to RCD, Proposed for de-sanction         |
|         7 | Burmu        | JH18JIN187    | 2016 - 2017       | L022-Badluta to Padriya                              |          337.46 |               6.003 |                             0     |                    0    | Sanctioned                 | Under revision                                            |
|         8 | Chanho       | JH18AEC082    | 2016 - 2017       | L073-T02 TO CHALIO                                   |           95.8  |               1.82  |                             0.35  |                   40.36 | Surface Course / BT Stage  | Will be completed in this financial year                  |
|         9 | Chanho       | JH18AEC012    | 2016 - 2017       | L062-NH75 to Masmano                                 |          107.41 |               2.17  |                             0.73  |                   40.73 | Surface Course / BT Stage  | Will be completed in this financial year                  |
|        10 | Chanho       | JH18AEC013    | 2016 - 2017       | L044-NH75 Road to Karkatta                           |          146.61 |               2.95  |                             0.45  |                   57.14 | Surface Course / BT Stage  | Will be completed in this financial year                  |
|        11 | Chanho       | JH18AEC076    | 2016 - 2017       | L050-NH75 to Lundri                                  |          246.08 |               4.88  |                             3     |                   71.64 | Surface Course / BT Stage  | Will be completed in this financial year                  |
|        12 | Chanho       | JH18AEC060    | 2016 - 2017       | L047-NH75 Bijupara to Damdamatoli                    |          106.75 |               2.175 |                             2.175 |                   55.66 | Surface Course / BT Stage  | Work Completed physically                                 |
|        13 | Chanho       | JH18AEC061    | 2016 - 2017       | L071-NH75 Madarsha Khelari Road to Bargarha          |          218.34 |               4.55  |                             0.435 |                   66.04 | Surface Course / BT Stage  | Forest issue applied for NOC.                             |
|        14 | Chanho       | JH18AC031     | 2016 - 2017       | L025-Bijupara Khelari to Bagra via Chora Karamkhelwa |          151.37 |               3.45  |                             1.521 |                   50.15 | Surface Course / BT Stage  | Will be completed in this financial year                  |

| 15   | Chanho   | JH18AC032   | 2016 - 2017   | L033-Bijupara Khelari Road to Dangra Patra     | 103.94   |   2.100 |      0 | 11.71    | Sub-Grade Stage           | Will be completed in this financial year                  |
|------|----------|-------------|---------------|------------------------------------------------|----------|---------|--------|----------|---------------------------|-----------------------------------------------------------|
| 16   | Kanke    | JH18AEC002  | 2016 - 2017   | L051-Balwapiri to Rarha                        | 295.63   |    5.93 |  4.552 | 166.16   | Surface Course / BT Stage | Will be completed in this financial year                  |
| 17   | Kanke    | JH18AEC003  | 2016 - 2017   | T10-Urugutu to Benti                           | 611.11   |   12.35 | 12.35  | 413.09   | Surface Course / BT Stage | Will be completed in this financial year                  |
| 18   | Kanke    | JH18AEC020  | 2016 - 2017   | L064-Kanke to Kadma                            | 83.66    |    1.68 |  1.675 | 58.63    | Surface Course / BT Stage | Will be completed in this financial year                  |
| 19   | Kanke    | JH18AEC021  | 2016 - 2017   | L065-Kanke to Garu                             | 107.77   |    2.18 |  1.785 | 46.79    | Surface Course / BT Stage | Will be completed in this financial year                  |
| 20   | Kanke    | JH18AEC036  | 2016 - 2017   | L023-Barhu to Pithoria via Bhagalpur Barwatoli | 265.30   |    5.64 |  1     | 44.50    | Surface Course / BT Stage | Will be completed in this financial year                  |
| 21   | Kanke    | JH18AC016   | 2016 - 2017   | L069-Urugutu to Mahuajari                      | 205.49   |    4.37 |  0.801 | 117.13   | Surface Course / BT Stage | Will be completed in this financial year                  |
| 22   | Kanke    | JH18AEC050  | 2016 - 2017   | L024-Madanpur to Barwatoli                     | 82.38    |    1.65 |  0.372 | 41.44    | Surface Course / BT Stage | Will be completed in this financial year                  |
| 23   | Kanke    | JH18AEC070  | 2016 - 2017   | T09-Kanke to Gagi                              | 206.54   |    4.14 |  0     | 0.00     | Sub-Grade Stage           | Proposed for De-sanction (Hab. connected by other scheme) |
| 24   | Lapung   | JH18AC023   | 2016 - 2017   | L025-Kakaria to Bero Road to Doranda           | 61.64    |    1.35 |  0     | 15.01    | Subbase / GSB Stage       | Will be completed in this financial year                  |
| 25   | Lapung   | JH18AC029   | 2016 - 2017   | L055-Dimba to Lodma Road                       | 105.67   |    2.15 |  0.445 | 28.08    | Surface Course / BT Stage | Will be completed in this financial year                  |
| 26   | Namkum   | JH18AEC085  | 2016 - 2017   | L050-T06 TO TETRI (VR59)                       | 138.40   |    2.35 |  2.2   | 89.80    | Surface Course / BT Stage | Will be completed in this financial year                  |
| 27   | Ormanjhi | JH18AC018   | 2016 - 2017   | L065-T03 to Behara Khunt (VR71)                | 69.91    |    1.4  |  0     | 0.00     | Sanctioned                | Will be completed in this financial year                  |
| 28   | Silli    | JH18AEC068  | 2016 - 2017   | L041-Sillidih to Itihasa                       | 72.01    |    1.48 |  0.45  | 12.52    | Subbase / GSB Stage       | Will be completed in this financial year                  |
|      |          |             |               |                                                | 4,350.24 |   91    | 39.39  | 1,546.09 |                           |                                                           |