Lok Sabha Question No. 3729 (UNSTARRED), answered on 2019-01-03
Subject: NH Projects in Karnataka
Ministry: ROAD TRANSPORT AND HIGHWAYS
Asked by: SHOBHA KARANDLAJE, PRATHAP SIMHA

## GOVERNMENT OF INDIA

## MINISTRY OF ROAD TRANSPORT AND HIGHWAYS

## LOK SABHA

## UNSTARRED QUESTION NO. 3729

ANSWERED ON  3 RD  JANUARY, 2019

## NH PROJECTS IN KARNATAKA

## 3729.     KUMARI SHOBHA KARANDLAJE: SHRI PRATHAP SIMHA:

## Will the Minister of ROAD TRANSPORT AND HIGHWAYS सड़क परिवहन औि िाजमार्ग मंत्री

be pleased to  state:

- (a) whether the Government has approved four National Highways projects in Karnataka recently, if so, the details thereof ;
- (b) whether NHAI is implementing over 150 works to upgrade 6800 Km. of roads to the standard of  National Highways, if so, the details of funds allotted ;
- (c) the present status of Bharat Mala Pariyojana in Karnataka, project-wise ;
- (d) the present status of : NH 17- Goa border to Kundapur via Karwar , NH 275 - Bangalore to Mysore and NH 206 - Tumkur to Shimoga ; and
- (e) whether the Government of Karnataka has requested the NHAI to complete the ongoing projects of about 4000 Km. of NHs in Karnataka, if so, the status of each Project as on 30.9.2018 ?

## ANSWER

## THE MINISTER OF STATE IN THE MINISTRY OF ROAD TRANSPORT AND HIGHWAYS

## (SHRI MANSUKH L. MANDAVIYA)

- (a) : The details of 5 National Highway projects  approved during the current financial year in the State of Karnataka are as under:
- (b) : 23 works for a length of 1918 km. approximately are under implementation by National Highways Authority of India (NHAI) in the State of Karnataka.  No specific project wise fund is allocated to NHAI.  However, the details of total expenditure incurred by NHAI during the last three  years in the entire country  on highway construction projects are as under:
- (c) :  The details of ongoing National Highways projects under Bharat Mala Pariyojana in the State of Karnataka are at Annexure-I.
- (d)      :  The present status  of National Highways projects on NH 17- Goa border to Kundapur via Karwar , NH 275  -  Bangalore to Mysore  and NH 206  -Tumkur to  Shimoga are  at Annexure-II.
- (e)       :  No such request has been received from Government of Karnataka.

|   Sl. No. | NH No.   | Name of work                                                                                     |
|-----------|----------|--------------------------------------------------------------------------------------------------|
|         1 | NH-206   | Four laning of Banavara to Bettadahalli (Tumkur-Shimoga section) from KM. 121.900 to Km. 170.415 |
|         2 | NH-150A  | Four laning of Bellary to Byrapura section from Km. 253.600 to Km. 309.150                       |
|         3 | NH-150A  | Four laning of Challakere to Huriyur section from Km. 359.100 to Km. 413.500                     |
|         4 | NH-169A  | Construction of major bridge at Km. 67.139                                                       |
|         5 | NH-169   | Construction of Major bridge at Km. 735.800 across Phalghuni river near Gurupura                 |

| Year    |   Allocation (Rs in crore) |   Total expenditure (Rs in crore) |
|---------|----------------------------|-----------------------------------|
| 2015-16 |                    51566.2 |                           42689.5 |
| 2016-17 |                    60354.9 |                           48857.5 |
| 2017-18 |                    91731.2 |                           83230.6 |

ANNEXURE  REFERRED  TO  IN  REPLY  TO  PART  (c)  OF  LOK  SABHA  UNSTARRED QUESTION  NO.  3729  FOR  ANSWER  ON  03.01.2019  ASKED  BY  KUMARI  SHOBHA KARANDLAJE AND SHRI PRATHAP SIMHA REGARDING NH PROJECTS IN KARNATAKA .

## DETAILS OF ONGOING NATIONAL HIGHWAY PROJECTS UNDER BHARAT MALA PARIYOJANA IN THE STATE OF KARNATAKA

|   Sl. No . | Project Name                                                               |   Total Length (km) |   Length completed up to November 2018 |
|------------|----------------------------------------------------------------------------|---------------------|----------------------------------------|
|          1 | 2-lane with paved shoulders of Bijapur-Gulbaga-Humnabad section of NH-218. |              220    |                                 218.92 |
|          2 | 4 laning of Goa/KNT border to Kundapur section of NH- 66.                  |              179.54 |                                 114.5  |
|          3 | 4 laning of Kundapur-Surathkal& Mangalore-KNT/Kerala Border- NH-17.        |               90    |                                  86.96 |
|          4 | 4 laning of Hospet - Chitradurga section of NH-63                          |              120    |                                  86    |
|          5 | 6 laning of Chitradurga - Davangere section of NH-4,                       |               71    |                                  21.4  |
|          6 | 6 laning of Davangere - Haveri section of NH-4                             |               78.92 |                                   7.63 |
|          7 | 4 laning of Hubli - Hospet section of NH-63                                |              143.72 |                                  45.89 |
|          8 | 6 laning of Haveri - Hubli section of NH-4                                 |               63.4  |                                  24.75 |
|          9 | 4 laning of Hospet-Bellary-KNT/AP Border - NH-63                           |               95    |                                  33    |
|         10 | 4 laning of Tamilnadu border/Dindigal-Bangalore - NH-209                   |              171    |                                  58.28 |
|         11 | 4 laning of Hassan - Maranahally section of NH-48 (Package-I)              |               45.14 |                                   0    |
|         12 | 4 laning of Addahole to Bantwal cross section of NH-48 (Package-II)        |               63.05 |                                   0    |
|         13 | 4 Laning of Belgaum - Khanapur section of NH4A                             |               30    |                                   0    |
|         14 | 2 laning with paved shoulders of Khanapur-Knt/Goa Border section of NH 4 A |               52.3  |                                   0    |
|         15 | 2 laning with paved shoulders of Sirsi - Kumta - Belekeri Port NH 766E     |               59.3  |                                   0    |

|   Sl. No . | Project Name                                                                                                            |   Total Length (km) |   Length completed up to November 2018 |
|------------|-------------------------------------------------------------------------------------------------------------------------|---------------------|----------------------------------------|
|         16 | 4 laning of Byrapura to Challakere section of NH-150 A from km 309.150 to km 359.100 (Package II)                       |              49.95  |                                      0 |
|         17 | 6 laning of Bangalore - Nidagatta of NH-275 (Package -I)                                                                |              56.2   |                                      0 |
|         18 | 6 laning of Nidagatta - Mysore of NH -275 (Package II)                                                                  |              61.1   |                                      0 |
|         19 | 4 laning of Mallasandra to Karadi (Tumkur - Shimoga section) of NH-206 from km 12+310 to km 65+195(Pkg - I)             |              53     |                                      0 |
|         20 | 4 laning of Karadi to Banavara (Tumkur - Shimoga section) of NH-206 from km 65+195 to km 121+900(Pkg - II)              |              57     |                                      0 |
|         21 | 4 laning of Banavara to Bettadahalli (Tumkur - Shimoga section) of NH-206 from km 121+900 to km 170+415 (Package - III) |              48     |                                      0 |
|         22 | 4 laning of Bellary to Byrapura section of NH-150 A from km 253.600 to km 309.150 (Package I)                           |              55.55  |                                      0 |
|         23 | 4 laning of Challakere to Hiriyur section of NH-150 A from km 359.100 to km 413.500 (Package III)                       |              55.715 |                                      0 |

ANNEXURE  REFERRED  TO  IN  REPLY  TO  PART  (d)  OF  LOK  SABHA  UNSTARRED QUESTION  NO.  3729  FOR  ANSWER  ON  03.01.2019  ASKED  BY  KUMARI  SHOBHA KARANDLAJE AND SHRI PRATHAP SIMHA REGARDING NH PROJECTS IN KARNATAKA .

## PRESENT STATUS OF NATIONAL HIGHWAY PROJECTS ON NH-17 GOA BORDER TO KUNDAPUR VIA KARWAR, NH-275 BANGALORE TO MYSORE SECTION AND NH-206 TUMKUR TO SHIMOGA SECTION.

|   Sl. No. | Project Name                                                                                                            |   NH. No. |   Length | Mode of Execution   | Present Status                 |
|-----------|-------------------------------------------------------------------------------------------------------------------------|-----------|----------|---------------------|--------------------------------|
|         1 | 4 laning of Goa/KNT border to Kundapur section of NH-17                                                                 |        17 |   179.54 | BOT                 | The work is under progress.    |
|         2 | 6 laning of Bangalore - Nidagatta of NH-275 (Package -I)                                                                |       275 |    56.2  | HAM                 | Letter of Award (LOA) issued.  |
|         3 | 6 laning of Nidagatta - Mysore of NH -275 (Package II)                                                                  |       275 |    61.1  | HAM                 | Letter of Award (LOA) issued.  |
|         4 | 4 laning of Mallasandra to Karadi (Tumkur - Shimoga section) of NH-206 from km 12+310 to km 65+195(Pkg - I)             |       206 |    53    | HAM                 | Letter of Award (LOA) issued . |
|         5 | 4 laning of Karadi to Banavara (Tumkur - Shimoga section) of NH-206 from km 65+195 to km 121+900(Pkg - II)              |       206 |    57    | HAM                 | Letter of Award (LOA) issued . |
|         6 | 4 laning of Banavara to Bettadahalli (Tumkur - Shimoga section) of NH-206 from km 121+900 to km 170+415 (Package - III) |       206 |    48    | HAM                 | Letter of Award (LOA) issued.  |
|         7 | 4 Laning of Bettadahalli to Srirampura section (Tumkur -Shimoga Section) of NH-206 from Km 170+415 to Km 226+750)       |       206 |    56    | HAM                 | Bids due date is 17.01.2019.   |