Lok Sabha Question No. 2058 (UNSTARRED), answered on 2019-11-29
Subject: Setting up AIIMS-like Institutions
Ministry: HEALTH AND FAMILY WELFARE
Asked by: Annpurna Devi, Y. S. Avinash Reddy, Raghu Ramakrishna Raju Kanumuru, Bharti Pravin Pawar, S.R. Parthiban, Adoor Prakash, Manickam Tagore B, Nihal Chand Chauhan, Ramya  Haridas, K. Muraleedharan, Narendra Kumar

## GOVERNMENT OF INDIA MINISTRY OF HEALTH AND FAMILY WELFARE DEPARTMENT OF HEALTH AND FAMILY WELFARE

## LOK SABHA UNSTARRED QUESTION NO. 2058 TO BE ANSWERED ON 29 TH NOVEMBER, 2019

## SETTING UP AIIMS -LIKE INSTITUTIONS

## 2058. SHRIMATI ANNPURNA DEVI:

SHRI Y.S. AVINASH REDDY:

SHRI KANUMURU RAGHU RAMA KRISHANA RAJU:

DR. BHARATI PRAVIN PAWAR:

SHRI PARTHIBAN S.R.:

ADV. ADOOR PRAKASH:

SHRI MANICKAM TAGORE B.:

SHRI NIHAL CHAND:

MS. RAMYA HARIDAS:

SHRI K. MURALEEDHARAN:

SHRI NARENDRA KUMAR:

Will the Minister of HEALTH AND FAMILY WELFARE be pleased to state:

- (a) whether the Government has approved setting up of new AIIMS - like institutes in various parts of the country, if so, the details thereof along with their present status, State/UT - wise;
- (b) the guidelines in pla ce for setting up of AIIMS - like institutes in the country;
- (c) whether various State Governments have requested for setting up AIIMS - like hospitals in their respective States, if so, the details thereof, State/UT - wise and the decision taken by the Governm ent on each such request/ proposal;
- (d) whether the Government has set any plan outlay and time limit for completion of such AIIMS institutes in the country, if so, the details thereof; and
- (e) the funds allocated and utilized for the proposed AIIMS institutions, institution - wise?

## ANSWER THE MINISTER OF STATE IN THE MINISTRY OF HEALTH AND FAMILY WELFARE

(SHRI ASHWINI KUMAR CHOUBEY)

- (a): 22 AIIMS have been announced/sanctioned to be set under Pradhan Mantri Swasthya Suraksha  Yojana  (PMSSY) . Six  (06)  AIIMS  i.e.  Bhopal,  Bhubaneswar,  Jodhpur,  Patna, Raipur and Rishikesh are functional . Details are as per Annexure .
- (b): Guiding principle for establishing additional AIIMS like institutions/hospitals in country is the Presidential address to the Parliament dated 9 th June, 2014 wherein it was inter -alia announced that 't o address the shortfall of health care professionals, health educatio nd training will be transformed and AIIMS like institutes will be established in every State in a phased manner'.

Under Pradhan Mantri Swasthya Suraksha Yojana (PMSSY), All India Institute of Medical Sciences (AII MS) are being set up in various states of the country as per the budget announcements.

(c) : Yes. Apart from 22 new AIIMS which have been announced/sanctioned , p roposals for setting  up AIIMS - like  hospitals have  been  received  from  Arunachal  Pradesh,  Goa, Karnataka, Kerala, Tripura and Mizoram.

AIIMS are beingset up in various parts of the country in a phased manner as per budget announcements keeping in view gaps in tertiary healthcare infrastructures in diff regions of the country and availability of funds.

(d)& (e): Details  of  approved  outlay,  time  limit  for  completion  of  AIIMS  and  fun position is attached as Annexure.

## Status of new AIIMS under PMSSY

| Phase   | AIIMS                                                                       | Date of Cabinet Approval                                                    | Approved Cost (Rs. in crore)                                                | Approved Timeline                                                           | Status                                                                                                                                                                                                   | Funds released so (Rs. in crore)                                            |
|---------|-----------------------------------------------------------------------------|-----------------------------------------------------------------------------|-----------------------------------------------------------------------------|-----------------------------------------------------------------------------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------------------------------------------------------------------------|
| Ph- I   | Functional - (06) Raipur, Patna, Jodhpur, Bhopal, Rishikesh and Bhubaneswar | Functional - (06) Raipur, Patna, Jodhpur, Bhopal, Rishikesh and Bhubaneswar | Functional - (06) Raipur, Patna, Jodhpur, Bhopal, Rishikesh and Bhubaneswar | Functional - (06) Raipur, Patna, Jodhpur, Bhopal, Rishikesh and Bhubaneswar | Functional - (06) Raipur, Patna, Jodhpur, Bhopal, Rishikesh and Bhubaneswar                                                                                                                              | Functional - (06) Raipur, Patna, Jodhpur, Bhopal, Rishikesh and Bhubaneswar |
| Ph- II  | AIIMS, Rae Bareli                                                           | 05.02.2009 [Revised Cost Estimates (RCE) was approved by EFC on 22.06.2017] | 823                                                                         | June , 2020                                                                 | OPD & Residential block completed. Medical College Hospital under construction Progress - 65%                                                                                                            | / 342.02                                                                    |
| Ph- IV  | AIIMS, Mangalagiri, Andhra Pradesh                                          | 07.10.2015                                                                  | 1618                                                                        | Oct, 2020                                                                   | Progress of work: Phase I - OPD Block & Residential Complex: 77% Phase II - Hospital and Academic Campus: 38%                                                                                            | 496.79                                                                      |
| Ph- IV  | AIIMS, Nagpur (Maharashtra)                                                 | 07.10.2015                                                                  | 1577                                                                        | Oct, 2020                                                                   | Progress of work: Phase I - OPD Block & Residential Complex: 88% Phase II - Hospital and Academic Campus: 42.5%                                                                                          | 572.59                                                                      |
| Ph- IV  | AIIMS, Kalyani (West Bengal)                                                | 07.10.2015                                                                  | 1754                                                                        | Oct, 2020                                                                   | Progress of work: Phase I - OPD Block & Residential Complex: 64% Phase II - Hospital and Academic Campus: 43%                                                                                            | 547.64                                                                      |
| Ph- IV  | AIIMS, Gorakhpur (Uttar Pradesh)                                            | 20.07.2016                                                                  | 1011                                                                        | April, 2020                                                                 | Work in progress - 52.01%                                                                                                                                                                                | 433.07                                                                      |
| Ph- V   | AIIMS, Bathinda (Punjab)                                                    | 27.07.2016                                                                  | 925                                                                         | June, 2020                                                                  | Work in progress - 44.56%                                                                                                                                                                                | 361.95                                                                      |
| Ph- V   | AIIMS, Guwahati (Assam)                                                     | 24.05.2017                                                                  | 1123                                                                        | April, 2021                                                                 | Work in progress - 7.22%                                                                                                                                                                                 | 177.35                                                                      |
| Ph- V   | AIIMS, Bilaspur (H.P)                                                       | 03.01.2018                                                                  | 1471.04                                                                     | Dec, 2021                                                                   | Boundary wall work progress.                                                                                                                                                                             | in 314.08                                                                   |
| Ph- V   | AIIMS, Madurai, Tamil Nadu                                                  | 17.12.2018                                                                  | 1264                                                                        | Sep, 2022                                                                   | Work in progress -14% Pre- investment work progress. Process initiated availing loan through JICA for the establishment work AIIMS. Loan agreement likely to be signed by 2020 subject approval of Govt. | in for of Sep, to of 5                                                      |

## Annexure

|          |                             |            |      |           | India & Govt. of                                                                                                                           | Japan.      |
|----------|-----------------------------|------------|------|-----------|--------------------------------------------------------------------------------------------------------------------------------------------|-------------|
|          | AIIMS, Bihar                | --         |      | --        | State Government yet identify land for AIIMS .                                                                                             | to -        |
|          | AIIMS Jammu                 | 10.01.2019 | 1661 | Jan, 2023 | Pre- investment activities in progress. Design Consultant appointed. Master plan finalized. Financial bids received for the tender floated | by 48.33    |
|          | AIIMS Kashmir               | 10.01.2019 | 1828 | Jan, 2025 | CPWD. Pre- investment activities in progress. Design Consultant finalized. Master plan finalized. NIT being prepared CPWD.                 | by 42.51    |
| Ph- VI   | AIIMS, Jharkhand            | 16.05.2018 | 1103 | Feb, 2022 | Executing Agency main work appointed. Work in progress - 3.5%.                                                                             | for 114.96  |
| Ph- VI   | AIIMS, Rajkot, Gujarat      | 10.01.2019 | 1195 | Oct,2022  | Pre- investment activities in progress. Executing Agency for the main work appointed.                                                      | 5           |
| Ph- VII  | AIIMS, Bibinagar, Telangana | 17.12.2018 | 1028 | Sep, 2022 | Pre- investment work progress. Executing Agency for the main work appointed.                                                               | in 5        |
| Ph- VIII | AIIMS, Manethi (Haryana)    | 28.02.2019 | 1299 | Feb, 2023 | Encumbrance free yet to be handed by State Govt.                                                                                           | land over - |

*********