Lok Sabha Question No. 665 (UNSTARRED), answered on 2018-12-13
Subject: East-West Corridor Project in Assam
Ministry: ROAD TRANSPORT AND HIGHWAYS
Asked by: SUSHMITA DEV

## GOVERNMENT OF INDIA MINISTRY OF ROAD TRANSPORT AND HIGHWAYS

## LOK SABHA UNSTARRED QUESTION NO. 665 ANSWERED ON 13 TH DECEMBER, 2018

## EAST-WEST CORRIDOR PROJECT IN ASSAM

665.   KUMARI SUSHMITA DEV:

## Will the Minister of ROAD TRANSPORT AND HIGHWAYS

## सड़क परिवहन औि िाजमार्ग मंत्री

be pleased to state:

(a) the details of current status of the East-West Corridor project in Assam, particularly in the districts of Cachar and Dima Hasao;

(b) the year-wise funds allocated, funds released and funds utilised on the project from 2014 to 2018;

(c)  whether there is any cost over-run for completion of the projects, if so, the details thereof; and

(d) the tentative date of completion of the project?

## ANSWER

## THE MINISTER OF STATE IN THE MINISTRY OF ROAD TRANSPORT AND HIGHWAYS

## (SHRI MANSUKH L. MANDAVIYA)

(a)  Details of East-West Corridor are given at Annexure-I.

(b) to (d) Details given at Annexure II.

## Annexure -I

ANNEXURE REFERRED TO IN REPLY TO PART (C) TO (D) OF LOK SABHA UNSTARRED QUESTION NO.665 ANSWERED ON 13TH DECEMBER, 2018 ASKED BY KUMARI SUSHMITA DEV REGARDING 'EAST WEST CORRIDOR PROJECT IN ASSAM'.

Details of 4 - Lane / 2 - Lane in NE Region

| Sl. No                                     | Project                                                          | NH No. (Old / New)                         | District                                   | Scheme                                     | Total Length                               | Total Length Completed                     | Remarks                                                                                                                |
|--------------------------------------------|------------------------------------------------------------------|--------------------------------------------|--------------------------------------------|--------------------------------------------|--------------------------------------------|--------------------------------------------|------------------------------------------------------------------------------------------------------------------------|
|                                            |                                                                  |                                            |                                            |                                            | (Km)                                       | (Km)                                       |                                                                                                                        |
| State Assam (East -West Corridor Projects) | State Assam (East -West Corridor Projects)                       | State Assam (East -West Corridor Projects) | State Assam (East -West Corridor Projects) | State Assam (East -West Corridor Projects) | State Assam (East -West Corridor Projects) | State Assam (East -West Corridor Projects) | State Assam (East -West Corridor Projects)                                                                             |
| 1                                          | 4 laning from WB Border (Srirampur) to Kochugaon section (AS-12) | 31C / 27                                   | Kokrajhar (BTC)                            | NHDP PH - II                               | 30.000                                     | 27.595                                     | The Contract was terminated on 29.03.2016. Project reawarded on 31.07.2017 to M/s Simplex Infrastructure Projects Ltd. |
| 2                                          | 4 laning from Kachugaon to Karigaon section (AS-11)              | 31C / 27                                   |                                            | NHDP PH - II+E8:E23                        | 29.715                                     | 29.715                                     | Project Completed                                                                                                      |
| 3                                          | 4 laning from Karigaon to Rakhaldobi section (AS-10)             | 31C / 27                                   | Bongaigaon & Chirang (BTC)                 | NHDP PH - II                               | 32.671                                     | 32.671                                     | Project Completed                                                                                                      |
| 4                                          | 4 laning from Rakhaldobi to Patiladoha section (AS-09)           | 31 / 27                                    | Bongaigaon                                 | NHDP PH - II                               | 21.500                                     | 21.500                                     | Project Completed                                                                                                      |
| 5                                          | 4 laning from Patiladoha to Kaljhar section (AS-08)              | 31 / 27                                    | Barpeta & Baska (BTC)                      | NHDP PH - II                               | 30.000                                     | 30.000                                     | Project Completed                                                                                                      |
| 6                                          | 4 laning from Kaljhar to Patacharkuchi section (AS-07)           | 31 / 27                                    | Barpeta                                    | NHDP PH - II                               | 27.300                                     | 25.405                                     | Ongoing Project                                                                                                        |
| 7                                          | 4 laning from Patacharkuchi to Nalbari section (AS-06)           | 31 / 27                                    | Nalbari & Baska (BTC)                      | NHDP PH - II                               | 24.700                                     | 24.700                                     | Project Substantially Completed                                                                                        |
| 8                                          | 4 laning from Nalbari to Puthimari section (AS-05)               | 31 / 27                                    | Nalbari & Kamrup (Rural)                   | NHDP PH - II                               | 28.000                                     | 28.000                                     | Project Completed                                                                                                      |
| 9                                          | 4 laning from Puthimari to Amingaon section (AS-04)              | 31 / 27                                    | Kamrup (Rural)                             | NHDP PH - II                               | 26.814                                     | 26.814                                     | Project Completed                                                                                                      |

| Sl. No                                     | Project                                                                  | NH No. (Old / New)                         | District                                   | Scheme                                     | Total Length                               | Total Length Completed                     | Remarks                                    |
|--------------------------------------------|--------------------------------------------------------------------------|--------------------------------------------|--------------------------------------------|--------------------------------------------|--------------------------------------------|--------------------------------------------|--------------------------------------------|
|                                            |                                                                          |                                            |                                            |                                            | (Km)                                       | (Km)                                       |                                            |
| State Assam (East -West Corridor Projects) | State Assam (East -West Corridor Projects)                               | State Assam (East -West Corridor Projects) | State Assam (East -West Corridor Projects) | State Assam (East -West Corridor Projects) | State Assam (East -West Corridor Projects) | State Assam (East -West Corridor Projects) | State Assam (East -West Corridor Projects) |
| 10                                         | Construction of New Brahamaputra Bridge (Amingaon to Jalukbari) (AS- 28) | 31 / 27                                    | Kamrup (Metrol)                            |                                            | 4.700                                      | 4.700                                      | Project Substantially Completed            |
| 11                                         | 4 laning of Guwahati Bypass                                              | 37 / 27                                    | Kamrup (Metrol)                            |                                            | 18.000                                     | 18.000                                     | Project Completed                          |
| 12                                         | 4 laning from Khanapara (Guwahati) to Sonapur (AS-03)                    | 37 / 27                                    | Kamrup (Metrol)                            |                                            | 19.100                                     | 19.100                                     | Ongoing Project                            |
| 13                                         | 4 laning from Sonapur to Jagiroad section (AS-20)                        | 37 / 27                                    | Kamrup (Metrol)                            |                                            | 22.000                                     | 22.000                                     | Project Substantially Completed            |
| 14                                         | 4 laning from Jagirod to Dharmatul section (AS-19)                       | 37 / 27                                    | Morigaon                                   |                                            | 25.500                                     | 25.500                                     | Project Completed                          |
| 15                                         | 4 laning from Dharmaful to Raha section (AS-02)                          | 37 / 27                                    | Morigaon & Nagaon                          |                                            | 24.500                                     | 24.500                                     | Project Completed                          |
| 16                                         | 4 laning from Raha to Nagaon section (i/c Naogaon Bypass) (AS- 18)       | 37 / 27                                    | Nagaon                                     |                                            | 23.663                                     | 23.663                                     | Project Completed                          |
| 17                                         | 4 laning from Nagaon to Doboka section (AS-17)                           | 36 / 27                                    | Nagaon                                     |                                            | 30.362                                     | 30.362                                     | Project Completed                          |
| 18                                         | 4 laning from Doboka to Lanka section (i/c Daboka Bypass) (AS- 16)       | 54 / 27                                    | Nagaon                                     |                                            | 24.032                                     | 24.032                                     | Project Completed                          |
| 19                                         | 4 laning from Lanka to Udali section (AS-15)                             | 54 / 27                                    | Nagaon                                     |                                            | 18.000                                     | 18.000                                     | Project Completed                          |
| 20                                         | 4 laning from Udali to Manderdisa (Lumding) section (AS-27)              | 54 / 27                                    | Hojai                                      |                                            | 20.250                                     | 20.250                                     | Project Substantially Completed            |
| 21                                         | 4 laning from Manderdisa (Lumding) to Hatikhali section(AS-26)           | 54 / 27                                    | Dima Hasao                                 |                                            | 22.900                                     | 22.900                                     | Project Substantially Completed            |

| Sl. No                                     | Project                                              | NH No. (Old / New)                         | District                                   | Scheme                                     | Total Length                               | Total Length Completed                     | Remarks                                    |
|--------------------------------------------|------------------------------------------------------|--------------------------------------------|--------------------------------------------|--------------------------------------------|--------------------------------------------|--------------------------------------------|--------------------------------------------|
| Sl. No                                     | Project                                              | NH No. (Old / New)                         | District                                   | Scheme                                     | (Km)                                       | (Km)                                       | Remarks                                    |
| State Assam (East -West Corridor Projects) | State Assam (East -West Corridor Projects)           | State Assam (East -West Corridor Projects) | State Assam (East -West Corridor Projects) | State Assam (East -West Corridor Projects) | State Assam (East -West Corridor Projects) | State Assam (East -West Corridor Projects) | State Assam (East -West Corridor Projects) |
| 22                                         | 4 laning from Hatikhali to Lailing section (AS-25)   | 54 / 27                                    | Dima Hasao Cachar                          |                                            | 27.600                                     | 27.600                                     | Project Substantially Completed            |
| 23                                         | 4 laning from Lailing to Maibong section (AS-24)     | 54 / 27                                    | Dima Hasao Cachar                          |                                            | 15.450                                     | 15.450                                     | Project Completed                          |
| 24                                         | 4 laning from Maibong to Narimbanglo section (AS-23) | 54 / 27                                    |                                            |                                            | 15.570                                     | 15.390                                     | Project Substantially Completed            |
| 25                                         | 4 laning from Narimbanglo to Jatinga section (AS-22) | 54 / 27                                    |                                            |                                            | 23.380                                     | 20.940                                     | Foreclosed                                 |
| 26                                         | 4 laning from Jatinga to Harangajao section (AS-21)  | 54 / 27                                    |                                            |                                            | 25.190                                     | 4.000                                      | Contract Terminated                        |
| 27                                         | 4 laning from Balachera to Silchar section (AS-01)   | 54 / 27                                    |                                            |                                            | 25.760                                     | 25.760                                     | Project Completed                          |
| Total                                      | Total                                                |                                            |                                            |                                            | 636.657                                    | 608.547                                    |                                            |

Annexure-II ANNEXURE REFERRED TO IN REPLY TO PART (C) TO (D) OF LOK SABHA UNSTARRED QUESTION NO.665 ANSWERED ON 13TH DECEMBER, 2018 ASKED BY KUMARI SUSHMITA DEV REGARDING 'EAST WEST CORRIDOR PROJECT IN ASSAM'.

| Sl. N   |                                                                                                                 |                             |         | NH No.     | Length   | Date of                          | Date of    | Date of            | Cost of Award (Rs in   | Revise d Cost ( Rs in   | Additi- onal Cost ( Rs in   |                  |                 |                 |                 | Remarks                                                               |
|---------|-----------------------------------------------------------------------------------------------------------------|-----------------------------|---------|------------|----------|----------------------------------|------------|--------------------|------------------------|-------------------------|-----------------------------|------------------|-----------------|-----------------|-----------------|-----------------------------------------------------------------------|
| o.      | Contract Stretch                                                                                                | District                    | Pkg No. | (Old/ New) | (km)     | Commen ce-ment (as per contract) | Comp (Org) | Comp (likely)      | Crore)                 | Crore)                  | Crore)                      | During FY 14 -15 | During FY 15-16 | During FY 16-17 | During FY 2017- | Remarks                                                               |
|         |                                                                                                                 |                             |         |            |          |                                  |            |                    |                        |                         |                             |                  |                 |                 | 18              |                                                                       |
| 1       | 2                                                                                                               | 3                           | 4       | 5          | 6        | 8                                | 9          | 10                 | 17                     | 18                      | 19                          | 23               | 24              | 25              | 26              | 32                                                                    |
| 1       | Four Laning of WB Border (Srirampur) to Kochugaon section from Km 00.00 to Km 30.00 (Terminated)                |                             | {AS-12} |            | 30.000   | 18.10.05                         | 17.04.08   | -                  | 218.38                 | 218.38                  | 0.00                        | 3.22             | 0.00            | 0.19            | 0.00            | The Contract was terminated on 29.03.2016                             |
|         | Balance work of four Laning of WB Border (Srirampur) to Kochugaon section from Km 00.00 to Km 30.00 (Reawarded) | Kokrajhar (BTC)             |         | 31C / 27   |          | 05.10.17                         | 04.04.20   | -                  | 129.19                 | 129.19                  | 0.00                        | 0.00             | 0.00            | 0.00            | 0.00            | Balance work was Re- awarded on 31.07.2017 to M/s Simplex infra Ltd.. |
| 2       | Four Laning of Kachugaon to Karigaon section from Km 30.00 to Km 60.00                                          |                             | {AS-11} | 31C / 27   | 29.715   | 06.10.05                         | 05.04.08   | Project Comple ted | 199.41                 | 220.20                  | 20.79                       | 24.38            | 38.00           | 21.22           | 29.45           | Project Completed                                                     |
| 3       | Four Laning of Karigaon to Rakhaldobi section from Km                                                           | Bongaiga on & Chirang (BTC) | {AS-10} | 31C /27    | 32.671   | 06.10.05                         | 05.04.08   | Project Comple ted | 248.69                 | 281.78                  | 33.09                       | 56.46            | 63.93           | 37.26           | 15.58           | Project Completed                                                     |

| Sl. N   |                                                                                                                |                       |         | NH No.     | Length   | Date of                          | Date of    | Date of                          | Cost of Award (Rs in Crore)   | Revise d Cost ( Rs in Crore)   | Additi- onal Cost ( Rs in   |                  |           |                 |                 | Remarks                                                                                       |
|---------|----------------------------------------------------------------------------------------------------------------|-----------------------|---------|------------|----------|----------------------------------|------------|----------------------------------|-------------------------------|--------------------------------|-----------------------------|------------------|-----------|-----------------|-----------------|-----------------------------------------------------------------------------------------------|
| o.      | Contract Stretch                                                                                               | District              | Pkg No. | (Old/ New) | (km)     | Commen ce-ment (as per contract) | Comp (Org) | Comp (likely)                    | Cost of Award (Rs in Crore)   | Revise d Cost ( Rs in Crore)   | Crore)                      | During FY 14 -15 | During FY | During FY 16-17 | During FY 2017- | Remarks                                                                                       |
|         |                                                                                                                |                       |         |            |          |                                  |            |                                  |                               |                                |                             |                  | 15-16     |                 | 18              |                                                                                               |
|         |                                                                                                                | 3                     | 4       | 5          | 6        | 8                                | 9          | 10                               |                               |                                |                             |                  | 24        | 25              |                 |                                                                                               |
|         |                                                                                                                |                       |         |            |          |                                  |            |                                  | 17                            | 18                             | 19                          | 23               |           |                 | 26              | 32                                                                                            |
| 1 4     | 2 60.00 to Km 93.00 (Old length 33.00 Km) Four Laning of Rakhaldobi to Patiladoha section from Km 961.50 to Km | Bongaiga on           | {AS-9}  | 31 /27     | 21.500   | 03.11.05                         | 02.05.08   | Project Comple ted               | 131.23                        | 151.91                         | 20.68                       | 9.14             | 0.00      | 0.00            | 2.38            | Project Completed                                                                             |
| 5       | 983.00 Four Laning of Patiladoha to Kaljhar section from Km 983.00 to Km 1013.00                               | Barpeta & Baska (BTC) | {AS-8}  | 31 / 27    | 30.000   | 03.11.05                         | 02.05.08   | Project Comple ted               | 187.08                        | 204.00                         | 16.92                       | 10.31            | 5.26      | 0.00            | 0.00            | Project Completed                                                                             |
| 6       | Four Laning of Kaljhar to Patacharkuchi section from Km 1013.00 to Km 1040.30                                  | Barpeta               | (AS-7)  | 31 / 27    | 27.30    | 19.10.05                         | 19.04.08   | 31.03.1 9                        | 207.17                        | 230.00                         | 22.84                       | 7.81             | 5.37      | 22.47           | 0.66            | Show Caused Notice has been issued to the contractor by the NHAI HQ under clause 63.1 of CoPA |
| 7       | Four Laning of Patacharkuchi to Nalbari section from Km 1040.30 to Km 1065.00                                  | Nalbari & Baska (BTC) | (AS-6)  | 31 / 27    | 24.700   | 10.11.05                         | 10.07.08   | 26.04.1 9 (For full comple tion) | 182.48                        | 193.26                         | 10.78                       | 4.16             | 4.31      | 6.00            | 2.88            | Project Substantially Completed                                                               |

| Sl. N   | Contract                                                                                      |                          | Pkg     | NH No. (Old/   | Length (km)   | Date of                          | Date of    | Date of                          | Cost of Award (Rs in Crore)   | Revise d Cost ( Rs in Crore)   | Additi- onal Cost ( Rs in Crore)   |                  |                 |                 |                    | Remarks                                                                               |
|---------|-----------------------------------------------------------------------------------------------|--------------------------|---------|----------------|---------------|----------------------------------|------------|----------------------------------|-------------------------------|--------------------------------|------------------------------------|------------------|-----------------|-----------------|--------------------|---------------------------------------------------------------------------------------|
| o.      | Stretch                                                                                       | District                 | No.     | New)           |               | Commen ce-ment (as per contract) | Comp (Org) | Comp (likely)                    |                               |                                |                                    | During FY 14 -15 | During FY 15-16 | During FY 16-17 | During FY 2017- 18 |                                                                                       |
| 1       | 2                                                                                             | 3                        | 4       | 5              | 6             | 8                                | 9          | 10                               | 17                            | 18                             | 19                                 | 23               | 24              | 25 26           |                    | 32                                                                                    |
| 8       | Four Laning of Nalbari to Puthimari section from Km 1065.00 to Km 1093.00                     | Nalbari & Kamrup (Rural) | (AS-5)  | 31 / 27        | 28.000        | 02.12.05                         | 01.06.08   | Project Comple ted               | 192.87                        | 236.75                         | 43.88                              | 53.64            | 12.91           | 0.00            | 6.31               | Project Completed                                                                     |
| 9       | Four Laning of Puthimari to Amingaon section from Km 1093.00 to Km 1119.814                   | Kamrup (Rural)           | (AS-4)  | 31 / 27        | 26.814        | 02.12.05                         | 01.06.08   | Project Comple ted               | 173.63                        | 210.00                         | 36.37                              | 55.40            | 41.74           | 0.00            | 4.42               | Project Completed                                                                     |
| 10      | Construction of New Brahamaputra Bridge (Amingaon to Jalukbari) from Km 1119.81 to Km 1124.51 | Kamrup (Metrol)          | (AS-28) | 31 / 27        | 4.700         | 22.10.06                         | 25.04.10   | 30.04.1 9 (For full comple tion) | 238.14                        | 360.84                         | 122.70                             | 56.61            | 50.32           | 49.39 5.15      |                    | Project Substantially Completed. Under DLP Bridge has been inaugurated on 29.01.2017. |
| 11      | Four Laning of Khanapara (Guwahati) to Sonapur section from Km 163.90 to Km 183.00            | Kamrup (Metrol)          | {AS-3)  | 37 / 27        | 19.100        | 25.10.05                         | 24.07.08   | 31.12.1 8                        | 166.72                        | 174.34                         | 7.62                               | 0.00             | 21.22           | 0.00            | 4.72               | Ongoing Project                                                                       |
| 12      | Four Laning of Sonapur to Jagiroad section from Km 183.00 to Km 205.00                        | Kamrup (Metrol)          | (AS-20) | 37 / 27        | 22.000        | 21.12.05                         | 20.06.08   | 28.02.1 9 (For full comple tion) | 137.75                        | 167.98                         | 30.23                              | 0.00             | 4.13            | 6.11            | 13.27              | Project Substantially Completed. Under DLP                                            |

| Sl. N   |                                                                                                          |                   |           | NH             |             | Date of                          | Date of    | Date of               | Cost of Award (Rs in   | Revise d Cost ( Rs in   | Additi- onal Cost ( Rs in   |                  |           |                 |                 | Remarks              |
|---------|----------------------------------------------------------------------------------------------------------|-------------------|-----------|----------------|-------------|----------------------------------|------------|-----------------------|------------------------|-------------------------|-----------------------------|------------------|-----------|-----------------|-----------------|----------------------|
| o.      | Contract Stretch                                                                                         | District          | Pkg No.   | No. (Old/ New) | Length (km) | Commen ce-ment (as per contract) | Comp (Org) | Comp (likely)         | Crore)                 | Crore)                  | Crore)                      | During FY 14 -15 | During FY | During FY 16-17 | During FY 2017- | Remarks              |
|         |                                                                                                          |                   |           |                |             |                                  |            |                       |                        |                         |                             |                  |           |                 | 18              |                      |
|         |                                                                                                          |                   |           |                |             |                                  |            |                       |                        |                         |                             |                  | 15-16     |                 |                 |                      |
| 1 13    | 2 Four Laning of Jagiroad to Dharamtul                                                                   | 3 Morigaon        | 4 {AS-19} | 5 37 / 27      | 6 25.500    | 8 25.11.05                       | 9 30.06.08 | 10 Project Comple ted | 17 173.14              | 18 284.27               | 19 111.13                   | 23 40.46         | 24 24.80  | 25 1.76         | 26 8.19         | 32 Project Completed |
| 14      | section from Km 205.00 to Km 230.50 Four Laning of Dharamtul to Raha section from Km 230.50 to Km 255.00 | Morigaon & Nagaon | {AS-02}   | 37 / 27        | 24.500      | 25.11.05                         | 30.06.08   | Project Comple ted    | 273.80                 | 372.91                  | 99.11                       | 5.73             | 13.51     | 22.86           | 24.01           | Project Completed    |
| 15      | Four Laning of Raha to Nagaon section from Km 255.00 to Km 262.725 & 15.943 Km of Nagaon Bypass          |                   | {AS-18}   | 37 / 27        | 23.663      | 16.11.05                         | 15.05.08   | Project Comple ted    | 238.72                 | 301.21                  | 62.49                       | 0.00             | 0.00      | 0.00            | 0.00            | Project Completed    |
| 16      | Four Laning of Nagaon to Daboka section from Km 5.500 to Km 35.862                                       | Nagaon            | {AS-17}   | 36 / 27        | 30.362      | 25.11.05                         | 01.07.08   | Project Comple ted    | 202.18                 | 309.83                  | 107.65                      | 0.00             | 0.00      | 0.00            | 0.00            | Project Completed    |
|         | Four Laning of                                                                                           |                   |           | 54 /           | 24.032      |                                  |            | Project Comple ted    | 198.65                 |                         | 22.92                       | 0.00             | 0.00      |                 |                 | Project Completed    |
| 17      | Daboka to Lanka section from Km 0.00 to Km 22.00 & 4.14 Km of Dakoka Bypass                              |                   | {AS-16}   | 27             |             | 29.11.05                         | 28.06.08   |                       |                        | 221.57                  |                             |                  |           | 0.00            | 0.00            |                      |

| Sl. N   |                                                                                                                                     |            | Pkg             | NH No. (Old/    | Length (km)   | Date of                          | Date of           | Date of                                             | Cost of Award (Rs in Crore)   | Revise d Cost ( Rs in Crore)   | Additi- onal Cost ( Rs in Crore)   |                  |            |                 |                    | Remarks                                                      |
|---------|-------------------------------------------------------------------------------------------------------------------------------------|------------|-----------------|-----------------|---------------|----------------------------------|-------------------|-----------------------------------------------------|-------------------------------|--------------------------------|------------------------------------|------------------|------------|-----------------|--------------------|--------------------------------------------------------------|
| o.      | Contract Stretch                                                                                                                    | District   | No.             | New)            |               | Commen ce-ment (as per contract) | Comp (Org)        | Comp (likely)                                       | Cost of Award (Rs in Crore)   | Revise d Cost ( Rs in Crore)   |                                    | During FY 14 -15 | During FY  | During FY 16-17 | During FY 2017- 18 | Remarks                                                      |
|         |                                                                                                                                     |            |                 |                 |               |                                  |                   |                                                     |                               |                                |                                    |                  | 15-16      |                 |                    |                                                              |
| 1       | 2                                                                                                                                   | 3          | 4               | 5               | 6             | 8                                | 9                 | 10                                                  | 17                            | 18                             | 19                                 | 23               | 24         | 25              | 26                 | 32                                                           |
| 18 19   | Four Laning of Lanka to Udali section from Km 22.00 to Km 40.00 including Lanka Bypass Four Laning of Udali to Manderdisa (Lumding) | Hojai      | {AS-15} {AS-27} | 54 / 27 54 / 27 | 18.000 20.250 | 14.03.08 15.10.06                | 13.09.10 14.04.09 | Project Comple ted 31.12.1 8 (For full comple tion) | 143.97 198.68                 | 186.76 229.40                  | 42.79 30.72                        | 0.00 46.98       | 0.00 31.49 | 0.00 28.35      | 0.00 24.33         | Project Completed Project Substantially Completed. Under DLP |
| 20      | section from Km 40.00 to Km 60.50 Four Laning of Manderdisa (Lumding) to Hatikhali section from Km 60.50 to Km 83.40                |            | {AS-26}         | 54 / 27         | 22.900        | 24.07.11                         | 23.01.14          | 30.09.1 8 (For full comple tion)                    | 255.00                        | 326.25                         | 71.25                              | 81.26            | 89.06      | 49.58           | 54.72              | Project Substantially Completed. Under DLP                   |
| 21      | Four Laning of Hatikhali to Laining section from Km 83.40 to Km 111.00                                                              | Dima Hasao | {AS-25}         | 54 /            | 27.600        |                                  |                   | 31.03.1 9 (For full comple                          | 372.63                        | 279.65                         | -92.98                             | 67.89            | 41.06      | 48.35           | 50.26              | Project Substantially Completed. Under DLP                   |
|         |                                                                                                                                     |            |                 | 27              |               | 31.01.11                         | 31.07.13          | tion)                                               |                               |                                |                                    |                  |            |                 |                    |                                                              |
| 22      | Four Laning of Lailing to Maibong section from Km 111.00 to Km 126.55                                                               |            | {AS-24}         | 54 / 27         | 15.450        | 14.01.11                         | 13.07.13          | Project Comple ted                                  | 225.33                        | 210.84                         | -14.49                             | 27.81            | 32.22      | 14.19           | 24.92              | Project Completed                                            |

| Sl. N   |                                                                                             |            |         | NH             |             | Date of                          | Date of    | Date of                          | Cost of Award (Rs in   | Revise d Cost ( Rs in   | Additi- onal Cost ( Rs in   |                  |           |                 |                 | Remarks                                                                                                                                                              |
|---------|---------------------------------------------------------------------------------------------|------------|---------|----------------|-------------|----------------------------------|------------|----------------------------------|------------------------|-------------------------|-----------------------------|------------------|-----------|-----------------|-----------------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| o.      | Contract Stretch                                                                            | District   | Pkg No. | No. (Old/ New) | Length (km) | Commen ce-ment (as per contract) | Comp (Org) | Comp (likely)                    | Crore)                 | Crore)                  | Crore)                      | During FY 14 -15 | During FY | During FY 16-17 | During FY 2017- | Remarks                                                                                                                                                              |
|         |                                                                                             |            |         |                |             |                                  |            |                                  |                        |                         |                             |                  | 15-16     |                 | 18              |                                                                                                                                                                      |
| 1       | 2                                                                                           | 3          | 4       | 5              | 6           | 8                                | 9          | 10                               | 17                     | 18                      | 19                          | 23               | 24        | 25              | 26              | 32                                                                                                                                                                   |
| 23      | Four Laning of Maibong to Narimbanglo section from Km 126.45 to Km 140.70 & Km 164.08 to Km |            | {AS-23} | 54 / 27        | 15.570      | 05.08.06                         | 04.02.09   | 31.12.1 8 (For full comple tion) | 317.11                 | 404.00                  | 86.89                       | 41.07            | 40.30     | 39.69           | 6.14            | Project Substantially Completed. Under DLP Affected by landslide. 180m road has been                                                                                 |
| 24      | 165.40 Four Laning of Narimbanglo to Jatinga section from Km 140.70 to Km 164.08            | Dima Hasao | {AS-22} | 54 / 27        | 23.380      | 03.11.11                         | 02.05.14   | Foreclosed                       | 318.69                 | 612.90                  | 294.21                      | 64.96            | 71.52     | 104.24          | 118.76          | damaged. Affected by landslide. 4 lane has been damaged in some areas due to landslide & sinking. Package foreclosed                                                 |
| 25      | Four Laning of Jatinga to Harangajao section from Km 165.40 to Km 190.59                    |            | {AS-21} | 54 / 27        | 25.190      | 30.10.11                         | 29.04.14   | Contract Terminated.             | 333.83                 | 362.95                  | 29.12                       | 22.81            | 18.18     | 6.98            | 0.00            | Contract Terminated. 4 lane has been damaged due to landslide & sinking. The maintenance of the existing NH has been taken up for the benefits of the road users and |

| Sl. N o.        | Contract Stretch                            | District        | Pkg No.         | NH No. (Old/ New)   | Length (km)   | Date of                          | Date of    | Date of            | Cost of Award (Rs in Crore)   | Revise d Cost ( Rs in Crore)   | onal Cost ( Rs in Crore)   | Additi-          | Additi-         | Additi-         | Additi-            | Remarks   |
|-----------------|---------------------------------------------|-----------------|-----------------|---------------------|---------------|----------------------------------|------------|--------------------|-------------------------------|--------------------------------|----------------------------|------------------|-----------------|-----------------|--------------------|-----------|
| Sl. N o.        | Contract Stretch                            | District        | Pkg No.         | NH No. (Old/ New)   | Length (km)   | Commen ce-ment (as per contract) | Comp (Org) | Comp (likely)      | Cost of Award (Rs in Crore)   | Revise d Cost ( Rs in Crore)   | onal Cost ( Rs in Crore)   | During FY 14 -15 | During FY 15-16 | During FY 16-17 | During FY 2017- 18 | Remarks   |
| 1               | 2                                           | 3               | 4               | 5                   | 6             | 8                                | 9          | 10                 | 17                            | 18                             | 19                         | 23               | 24              | 25              | 26                 | 32        |
| 26              | Balachera to Silchar section from Km 275.00 | Cachar          | (AS-1)          | 54 / 27             | 25.760        | 17.09.04                         | 16.09.07   | Project Comple ted | 115.86                        | 151.60                         | 35.74                      | 14.26            | 0.17            | 11.45           | 0.00               | Completed |
|                 | Four Laning of to Km 300.76                 |                 |                 |                     |               |                                  |            |                    |                               |                                |                            |                  |                 |                 |                    |           |
| Grand Total     | Grand Total                                 | Grand Total     | Grand Total     | Grand Total         | 618.657       |                                  |            |                    | 5780.32                       | 7032.7 7                       | 1252.4 5                   | 694.36           | 609.50          | 470.09          | 396.15             |           |
| Guwahati Bypass | Guwahati Bypass                             | Guwahati Bypass | Guwahati Bypass | Guwahati Bypass     | 18.000        | Km                               |            |                    |                               |                                |                            |                  |                 |                 |                    |           |