Lok Sabha Question No. 1770 (UNSTARRED), answered on 2019-11-28
Subject: Upgradation of Airports
Ministry: CIVIL AVIATION
Asked by: Harish Dwivedi

## GOVERNMENT OF INDIA MINISTRY OF CIVIL AVIATION LOK SABHA

UNSTARRED QUESTION NO. : 1770 (To be answered on the November 2019) 28th

## UPGRADATION OF AIRPORTS

## 1770. SHRI HARISH DWIVEDI

## Will the Minister of CIVIL AVIATION

be pleased to state:-

- (a) the details of such airports in metro and non-metro cities in the country whose upgradation/modernization have been started;
- (c) the present status thereof along with the time by which the said work is to be completed, State/UT/Airport-wise? likely
- (b) the amount spent thereon during each of the last three years and the current year; and

## ANSWER

## Minister of State (IC) in the Ministry of CIVIL AVIA TION

(Shri Hardeep Singh Puri)

(a) to (c): Upgradation/Modernisation of airports is a continuous process and is undertaken by Airports Authority of India(AAI) and concerned private operators from time to time depending on the availability of land; commercial viability, socio-economic considerations, traffic demand willingness of airlines to operate to/from such airports: AAI has spent Rs. 2054 crore, Rs. 2504.38 crore, Rs. 4297.44 crore and Rs. 2241.48 crore years 2016-17, 2017-18, 2018-19 and 2019-20 (till 21.11.2019) respectively on the Upgradation/Modernisation work and other associated works at its various airports across the country The State/UT/Airport-wise details of the present status and Probable Date of Completion (PDC) are at Annexure-I: The works taken up at private/Joint Venture airports are at Annexure-IL. during

*****

Annexure-I

| State/UT                  | Airport Location   | Name of the Scheme                                                                                                                                                                                                             | Probable Date of Completion/Date of Completion   | Current Status        |
|---------------------------|--------------------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------------------------------------------------|-----------------------|
| Andaman & Niccobar (U.T:) | Port Blair         | Construction of New Integrated terminal Building at VSI Airport Portblair Balance work                                                                                                                                         | Dec-20                                           | Physical Progress 50% |
| Andaman & Niccobar (U.T:) | Port Blair         | Providing Epoxy Layer on existing Apron at Port Blair                                                                                                                                                                          | Apr-19 May-19                                    | Work Completed        |
| Andaman & Niccobar (U.T:) | Vijaywada          | Extension and Strengthening of existing runway 08-26 for Code- E type ofaircraft with construction of Isolation RESA & Associated works (2286 to 3360 Mtr) Extension of Runway & New Apron and Flood light (1750 to along Bay, | Jan-19                                           | Work completed        |
| Andhra Pradesh            | Rajahmundry Kadapa | 3165 Mtr) Extension & Stengthening of Existing Runway, Taxiway and Apron along with construction of Isolation Bay, Pavement (Strips etc: at Kadapa Airport for the Operation of Code-C Type of                                 |                                                  | Work Completed        |
| Andaman & Niccobar (U.T:) |                    | against Blast Erosion, RESA and Perimeter Road Grading of Aircraft including clectrical works at Kadapa Airport                                                                                                                | Mar-20                                           | Physical Progress     |
| Andaman & Niccobar (U.T:) | Vizag              | Linear expansion of terminal building at Airport Vizag                                                                                                                                                                         | Mar-20                                           | Physical Progress 47% |
| Andaman & Niccobar (U.T:) | Tirupati           | Extn & Strengthening of RWY inclother miscworks (2286 to 3810 Mtrs)                                                                                                                                                            | Jun-21                                           | Physical Progress 26% |
| Arunachal Pradesh         | Tezu               | Operationalization & up-gradation of Tezu Airport (CSG100%) SH: Construction of Terminal Building and allied works at Tezu Airport Balanace work)                                                                              | Jun-20                                           | Physical Progress 22% |
| Arunachal Pradesh         | Dibrugarh          | Construction of hangar                                                                                                                                                                                                         | Mar-20                                           | Physical Progress 40% |
| Arunachal Pradesh         | Guwahati           | Modification of existing Terminal Building at Guwahati Airport                                                                                                                                                                 | Apr-19                                           | Work Completed        |
| Arunachal Pradesh         | Guwahati           | Strengthening & extension of rwy at 20 sidle i/c one taxy way and other ancillary works                                                                                                                                        | Mar-19                                           | Work Completed        |
| Assam                     | Guwahati           | Construction of new Terminal building; control tower, Hangars, fire station, car park, substation, cargo and ancillary huildings at Guwahati Airport                                                                           | Mar-21                                           | Physical Progress 30% |
| Arunachal Pradesh         | Dibrugarh          | Dismantling of open drain in operational arca and Construction of new convered drain at the same location at Dibrugarh Airport: existing                                                                                       | Jun-20                                           | Physical Progress 1%  |
| Arunachal Pradesh         | Rupsi              | (Strengthening and Re-carpeting of Runway, Taxiway. Apron and allied civil works including Car park; RESA, Approach road etc at Rupsi Airport:                                                                                 | Sep-19                                           | Work Completed        |
| Arunachal Pradesh         | Rupsi              | Provision of Pre fab Porta cabin Terminal Building ATC Tower, [Security hutand other allied works RCS operations at Rupsi Airport Assam                                                                                        | Oct-19                                           | Work Completed        |
| Arunachal Pradesh         | Gaya               | Const ofnew technical block cum control tower at Gaya Airport                                                                                                                                                                  | Aug-20                                           | Physical Progress 30% |
| Arunachal Pradesh         | Patna              | C/o Control Tower cum Technical Block, Fire station & Building at Patna Airport (Package I) Cargo                                                                                                                              | Oct-20                                           | Physical Progress 33% |
| Arunachal Pradesh         | Patna              | Construction of New Dornestic Terminal Building and other structures (Phase and Il) at Patna Airport                                                                                                                           | Oct-22                                           | Physical Progress 8%  |
| Bihar                     | Patna              | New Domestic Terminal Building and other structures SH: C/o State Hangars, Flying Club, VIP Lounge Builcling and other Associated works Govt:                                                                                  | Apr-21                                           | Physical Progress 0%  |

| State/UT        | Airport Location   | Name of the Scheme                                                                                                                                                                                                                                                                                                                               | Probable Date of Completion/Date of Completion   | Current Status                                                                                                         |
|-----------------|--------------------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------------------------------------------------|------------------------------------------------------------------------------------------------------------------------|
| State/UT        | Darbhanga          | Allied works at Airforce Station Darbhanga (iI) Development of connecting road from dispersal area to Interim Terminal Building (ITB) and ITB to towards City Road at Civil Enclave Darbhanga (iii)   Construction of Interim Terminal Building at Civil Enclave Darbhanga: (iv) Misccllaneous civil works at Civil Enclave Darbhanga from entry | Jun-20                                           | Physical Progress 35%                                                                                                  |
| Chhattisgarh    | Raipur             | Extension of Runway at 24 beginning: Expansion of Apron suitable for €-category ofaircraft and other associated works at Swami Vivekananda Airport; Raipur:                                                                                                                                                                                      | Mar-18                                           | Work Completed                                                                                                         |
| Chhattisgarh    | Raipur             | Construction of Technical Block cum Control Tower, New Fire Station (Cat-VIII), Sub Station and allied works at Swami Vivekananda Airport_Raipur                                                                                                                                                                                                 | Dec-19                                           | Physical Progress 91%                                                                                                  |
| Delhi           | Safdurjung         | C/o combined operational complex of DGCA, BCAS, AAIB, AERA                                                                                                                                                                                                                                                                                       | Apr-20                                           | Physical Progress 38%                                                                                                  |
| Daman & Diu     | Diu                | Development of Diu Airport (Deposit Work) SH: Extension of Runway by 191mtr at 23 end and provision of Turning PAD/ Blast Pad RESA on both ends of the runway, Isolation Bay and shoulders to the T/T at Diu Airport                                                                                                                             | Mar-20                                           | Physical Progress 79%                                                                                                  |
| Daman & Diu     | Diu                | Development of Diu Airport (Deposit Work) SH:Construction of ATC Tower-Cum-Technical Block -cum -Fire Station and other allied structures at Diu Airport (Civil Work)                                                                                                                                                                            | 20                                               | Physical Progress 48%                                                                                                  |
| Goa             | Goa                | C/o Parallel Taxitrack at Airport Goa                                                                                                                                                                                                                                                                                                            | Dec-19                                           | Physical Progress 95%                                                                                                  |
| Gujrat          | Ahmedabad          | Construction of Domestic Apron including Link Taxi Track, extension of International Apron, Pad at Runway 23, Construction of balance perimeter road and allied works (Civil & Electrical) at SVPI Airport; Ahmedabad Turning                                                                                                                    | Mar-20                                           | Physical Progress 65%                                                                                                  |
| Gujrat          | Rajkot (Hirasar)   | Construction of New Greenfield Airport at Hirasar, Rajkot; Gujarat; India: Sub Head: Dctailed   Designing   Engineering; Procurement and Construction of Runway, Basic Strips, (Turning Pads, Taxiways, Apron; Perimeter & Other Roads, Earth Work in Cut/Fill & Drainage System, Related Retaining Grading                                      | Jun-22                                           | Work has been terminated on 02.07.19 and fresh tender has been called on 11.07.19 which likely to be awarded by Dec 19 |
| Gujrat          | Surat              | Extension of Terminal Building at Surat Airport SH: Detailed Designing Engineering Procurement and Construction for Civil, Electrical, Mechanical, Plumbing, Fire fighting HVAC, Airport system, IT, Furniture and furnishing; Pavements and ancillary works                                                                                     | Feb-21                                           | Physical Progress Mobilization (Stage                                                                                  |
| Gujrat          | Surat              | Extension of Apron and construction of Parallel Taxi Track                                                                                                                                                                                                                                                                                       | Feb-21                                           | Physical Progress Mobilization Stage                                                                                   |
| Jammu & Kashmir | Jammu              | Expansion and strengthening of Runway at Jammu Airport                                                                                                                                                                                                                                                                                           | May-ZU                                           | Physical Progress 42%                                                                                                  |
| Jammu & Kashmir | Leh                | Construction of New Domestic Terminal Building & associated works at Leh Airport                                                                                                                                                                                                                                                                 | Sep-21                                           | Physical Progress 13%                                                                                                  |
|                 | Ranchi             | Expansion of existing Apron for additional for 3 Nos. ^ 321- 200 aircrafts bays                                                                                                                                                                                                                                                                  | Mar-19                                           | Work Completed                                                                                                         |
|                 | Deoghar            | C/o Runway, Taxi Track, Apron, Isolation Bay, Perimeter Road Earth work and other Allied works: Including                                                                                                                                                                                                                                        | Dec-19                                           | Physical Progress 98%                                                                                                  |
|                 | Deoghar            | Construction of boundary Iall including RCC drainage, Security watch tower, pit, fire pit and other allied works at Deoghar Airport: cooling                                                                                                                                                                                                     | Feb-20                                           | Work started in 2018-19 Physical Progress 35%                                                                          |
| Jharkhand       | Deoghar            | Construction of New Terminal Building ATC Tower; Technical Block cum Fire Station DVOR and other Building Works at Deoghar Airport; Jharkhand:                                                                                                                                                                                                   | lun-20                                           | Work started in 2019-20 Physical Progress 16%                                                                          |

| State/UT       | Airport Location   | Name of the Scheme                                                                                                                                                                                                                                                                                               | Probable Date of Completion/Date of Completion   | Current Status                                                                                                              |
|----------------|--------------------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------------------------------------------------|-----------------------------------------------------------------------------------------------------------------------------|
| State/UT       | Bokaro             | (i) Pavement works- Resurfacing & strengthening of existing runway,Apron ,Taxi track including grading of operational arca at Bokaro Airport (ii) Misc: Civil Work at Bokaro Airport (iii) Provision of Expandable low cost terminal buildling; Control Building & watch towers (Applicable for ATR 72 Aircraft) | Mar-20                                           | (i) Pavement work- Work Completed (ii) Misc: Civil Works-Work Completed (iii) Terminal Building works Physical Progress 12% |
| State/UT       | Ranchi             | Resurfacing of Runway and Taxiway                                                                                                                                                                                                                                                                                | 20                                               | Physical Progress Mobilization Stage                                                                                        |
| Karnataka      | Mangalore          | Extension of Parallel taxi track -Il                                                                                                                                                                                                                                                                             | May-20                                           | Physical Progress 72%                                                                                                       |
| Karnataka      | Mangalore          | Expansion of NITB (Arrival side) Aerobridges at Mangalore Airport                                                                                                                                                                                                                                                | May-20                                           | Physical Progress 42%                                                                                                       |
| Kerala         | Trivandrum         | Construction of Additional Apron and GSE area near NITB at Trivandrum International Airport; Trivandrum                                                                                                                                                                                                          | Mar-20                                           | Physical Progress 58%                                                                                                       |
| Madhya Pradesh | Jabalpur           | Up-garadation of Jabalpur Airport to makc it suitable for operation of AB-320 type aircraft: SH: Extension of Runway, Construction of New apron, taxi track and isolation i/c link taxi, GSE area, perimeter road and allied works (civil & electrical) at Jabalpur Airport bay                                  | Feb-20                                           | Physical Progress 51%                                                                                                       |
| Madhya Pradesh | Jabalpur           | Up-garadation of Jabalpur Airport to make it suitable for operation of AB-320 type aircraft SH: Construction of New Tcrminal Building ATC Tower cum Technical Block, Fire station category VII, other buildlings and associated works at Jahalpur Airport; Jabalpur:                                             | Scp-21                                           | Physical Progress 0.75%                                                                                                     |
| Madhya Pradesh | Khajuraho          | c/o ATC Complex/Fire Stn/MT Workshop at Khajuraho Airport                                                                                                                                                                                                                                                        | May-20                                           | Physical Progress 38%                                                                                                       |
| Madhya Pradesh | Khajuraho          | WWindening & Grading of Basic Strip of Runway Construction of perimeter Road and stormwater Drain at Khajuraho Airport                                                                                                                                                                                           | Sep-20                                           | Physical Progress 8%                                                                                                        |
| Madhya Pradesh | Indore             | Dev. Of 15 Nos Parking PTT and other associated works at DABH Indore Airport Bay,                                                                                                                                                                                                                                | Jun-20                                           | Physical Progress 18%                                                                                                       |
| Maharashtra    | Kolhapur           | Extension of Runway (Rigid) with Blast Pad, Taxiway, Apron, GSE Area, Isolation RESA, Resurfacing of Existing Runway (Flexible) and other Associated works (Civil & Electrical) at Kolhapur Airport Bay,                                                                                                         | Jun-20                                           | Physical Progress 27%                                                                                                       |
| Maharashtra    | Pune               | C/o Apron and link Taxi track at Pune Airport                                                                                                                                                                                                                                                                    | Oct-18                                           | work completed                                                                                                              |
| Maharashtra    | Pune               | Construction of New Integrated Terminal Building; Reconstruction of Old Terminal Building, Modification of Expanded Terminal Building at Civil Enclave Punc, Maharashtra Existing                                                                                                                                | Apr-21                                           | Physical Progress - 14%                                                                                                     |
| Maharashtra    | Kolhapur           | Construction of New Domestic Terminal Building ATC tower cum Technical Block cum Fire Station and Associatedl works at Kolhapur_Airport                                                                                                                                                                          | Mar-21                                           | Physical Progress 1%                                                                                                        |
| Manipur        | Imphal             | Recarpeting of runway & major repairs to taxiway at Imphal Airport                                                                                                                                                                                                                                               | May-19                                           | Work Completed                                                                                                              |
| Manipur        | Imphal             | Construction of Hangar, Associated apron & link taxiway at Imphal Airport                                                                                                                                                                                                                                        | Mar-20                                           | Physical Progress 37%                                                                                                       |
| Manipur        | Imphal             | Construction of Intcrnational cargo tcrminal at Imphal Airport:                                                                                                                                                                                                                                                  | Mar-20                                           | Physical Progress 40%                                                                                                       |
| Meghalaya      | Barapani           | Extension of Runway from 6000 feet to 7500 fect and alliec works at Shillong Airport; Barapani;, Meghalaya:                                                                                                                                                                                                      | May-20                                           | Physical Progress 370                                                                                                       |
| Nagaland       | Dimapur            | Strengthening of runway,taixway & apron i/c construction of Isolation with link taxiway at Dimapur Airport                                                                                                                                                                                                       | Dec-19                                           | Physical Progress 92%                                                                                                       |
| Nagaland       | Bhubaneswar        | Construction of Fire Station Shop;                                                                                                                                                                                                                                                                               | Mar-20                                           | Physical Progress 74%                                                                                                       |

| State/UT   | Airport Location   | Name of the Scheme                                                                                                                                                      | Probable Date of Completion/Date of Completion   | Current Status                       |
|------------|--------------------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------------------------------------------------|--------------------------------------|
|            |                    | Construction of Parallel Taxi Track, Rapid Exit Taxi & Apron for of 08 Nos. Code € Aircraft Way Parking                                                                 | Mar-20                                           | Physical Progress 43%                |
|            |                    | Construction of hangar                                                                                                                                                  | Mar-20                                           | Physical Progress                    |
| Odisha     |                    | Construction of link building between "Terminal T1 & 72 for Integrated operations using passenger boarding bridge facility and expansion/renovation work of Terminal T2 | Oct-20                                           | Physical Progress 18%                |
|            |                    | Resurfacing of Runway: Existing                                                                                                                                         | Sep-20                                           | Physical Progress Mobilization Stage |
|            | Rourkela           | Recarpeting of Runway, Taxiway ,Apron and C/0 of perimeter Road                                                                                                         | Sep-19                                           | Runway Works-Work Completetl         |
|            | Adampur            | Establishment of Civil Enclave at Adampur SH: Construction of Terminal Building                                                                                         | Jun-20                                           | Physical Progress 13%                |
| Punjab     |                    | Establishment of Civil Enclave at Adampur SH: Construction of Apron, Taxi Track & Associated works                                                                      | May-20                                           | Physical Progress 20%                |
|            | Amritsar           | Expansion of Apron for 10 Nos. Code 4C type ofaircraft at SGRDJ International Airport (i.e Additional Parking Bays) at Amritsar Airport_                                | Mar-20                                           | Physical Progress 2806               |
|            |                    | Construction of parallel taxi track from Tango taxi to Nallah. (Phase I) at Jaipur                                                                                      | Mar-20                                           | Physical Progress 98%                |
|            |                    | Expansion Modification of existing terminal huilding at Jaipur Intl Airport; Jaipur:                                                                                    | Dec-19                                           | Physical Progress 97%                |
|            |                    | Construction ofadditional parking at Jaipur Airport bays                                                                                                                | Mar-20                                           | Physical Progress 71%                |
|            | Jaipur             | Construction of drain along runway 09-27 & disused runway 15- 33 in operational arca at CA at jaipur Airport SH- Construction of drain runway 09-27 along               | Apr-19                                           | Work completed                       |
| Rajasthan  |                    | Refurbishment; Retrofit and Renovation of Old Terminal (T-1) Building for International Opcration at Jaipur Airport                                                     | Mar-20                                           | Physical Progress 50%                |
|            |                    | Construction of Cargo Complex and Apron at CA at Jaipur Airport                                                                                                         | Mar-20                                           | Physical Progress 35%                |
|            | Jodhpur            | Construction of new apron and link taxi at Jodhpur Airport                                                                                                              | Jun-20                                           | Physical Progress 80%                |
|            | Udaipur            | Construction ofapron, link taxi & cxpansion of isolation at Udaipur Airport bay                                                                                         | Jan-20                                           | Physical Progress                    |
| Sikkim     | Pakyong            | c/o concrete cladding wall i/c fingure drain and providing the uphill slopes at Pakyong Airport                                                                         | Nov-20                                           | Physical Progress 1%                 |
|            |                    | Strengthening the basc of RE Wall by micro and pre- tensioned anchor at Pakyong Airport: pile                                                                           | Dec-20                                           | Physical Progress                    |
|            | Chennai            | C/o 2 Nos. Rapid Exit Taxiways (RET) for the Main Runvay (suitable for Code-Eaircraftat Chennai International Airport;                                                  | Mar-20                                           | Physical Progress 67%                |
|            |                    | Modernisation of Chennai Airport Phase-Il, Chennai. SH: Connectivity to Rail city sicle and Provision for Walkalators at Chennai Airport; Chennai: Metro                | Aug-18                                           | Work Completed                       |
|            |                    | SH: Connectivity to Metro Rail city side and Provision for Travellators at Chennai Airport; Chennai:                                                                    | Apr-18                                           | Work Completed                       |

| State/UT      | Airport Location    | Name of the Scheme                                                                                                                                                                                                | Probable Date of Completion/Date of Completion   | Current Status                       |
|---------------|---------------------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------------------------------------------------|--------------------------------------|
| State/UT      | Airport Location    | Modernization of Chennai Airport PH-II Main work: Terminal Building                                                                                                                                               | Feb-22                                           | Physical Progress                    |
| State/UT      | Airport Location    | Provision of inline Baggage handing System                                                                                                                                                                        | Nov-22                                           | Physical Progress Mobilization Stage |
| Tamil Nadu    | Airport Location    | Construction of R Taxi track left out portion connecting runway 07/25 & 12/30,N Taxi track (balance portion) connecting runway 07/25 i/c box culvert at Chennai Airport; Chennai                                  | Apr-21                                           | Physical Progress 67%                |
| State/UT      | Airport Location    | C/o Residential Quaters at Chennai Airport                                                                                                                                                                        | Nov-23                                           | Physical Progress Mobilization Stage |
| State/UT      | Coimbatore          | Construction of additional apron for parking 5 Nos. categories C type and extension ofapron for 2 Nos. ATR at Coimbatore international Airport                                                                    | Mar-20                                           | Physical Progress 40%                |
| State/UT      | Madurai             | Extension ofapron and allied works at Madurai Airport                                                                                                                                                             | Mar-20                                           | Physical Progress 75%                |
| State/UT      | Trichy              | Upgradation of passenger Terminal Building & C/o Apron, ATC Tower and associated works                                                                                                                            | Nov-21                                           | Physical Progress 22%                |
| State/UT      | Coimbatore & Trichy | C/o staff quarters at Coimbatore Airport & C/o new Residential Staff Quarters, CISF Barracks, kennel & Community hall Trichy: Dog                                                                                 | Jul-21                                           | Physical Progress Mobilization Stage |
| State/UT      | Tuticorin           | Extension of Runway With Blast Pad, RESA, Taxiway. Apron, GSE Area, Isolation Bay:                                                                                                                                | Mar-21                                           | Physical Progress Stage              |
| Chandigarh    | Chandigarh          | Construction of Apron for Snos. Code 4C type ofaircraft at                                                                                                                                                        | Mar-20                                           | Physical Progress 60%                |
| Tripura       | Agartala            | Construction of Apron; Taxi track at Agartala Airport                                                                                                                                                             | Jan-19                                           | Work Completed                       |
| Tripura       | Agartala            | Upgradation of basic infrastructure at Agartala                                                                                                                                                                   | Dec-19                                           | Physical Progress 97%                |
| Tripura       | Agartala            | SH: C/o ops boundary wall Property wall, watch towers, perimeter road & storm water drain_ of Isolation (i.e: Construction of new Isolation and associatcd Link Taxi Track) at Agartala Airport: Shifting bay Bay | Oct-19                                           | Work Completed                       |
| Tripura       | Agartala            | Construction of Hanger & Allied works at Agartala Airport                                                                                                                                                         | Feb-20                                           | Physical Progress 85%                |
| Tripura       | Agartala            | Construction of New Integrated Terminal Building at Agartala Airport:                                                                                                                                             | Mar-20                                           | Physical Progress 83%                |
| Tripura       | Gorakhpur           | C/o New Passenger Terminal Building at Gorakhpur (Phase-[ &                                                                                                                                                       | Apr-19                                           | Work Completed                       |
| Tripura       | Lucknow             | Airport                                                                                                                                                                                                           | Jan-19                                           | Work Completed                       |
| Tripura       | Lucknow             | Construction of fire station category IX, Emergency medical centre & associated work at CCSI Airport Lucknow.                                                                                                     | Mar-20                                           | Physical Progress 57%                |
| Tripura       | Lucknow             | link Tways at CCSI Airport: (i.e Additional Bays)                                                                                                                                                                 | Jun-20                                           | Physical Progress 24%                |
| Tripura       | Lucknow             | Construction of New Integrated Terminal Building at Lucknow Airport                                                                                                                                               | Sep-21                                           | Physical Progress 26%                |
| Tripura       | Allahabad           | Development of New Civil Enclave at Allahabad Airport                                                                                                                                                             | jun-19                                           | Work Completed                       |
| Tripura       | Varanasi            | C/o New ATC Tower cum Technical Block                                                                                                                                                                             | 20                                               | Physical Progress 51%                |
| Uttar pradesh | Varanasi            | Recarpeting of runway, widening of turn 27 and widening of pad                                                                                                                                                    | Jul-19                                           | Work Completed                       |

<!-- image -->

| State/UT    | Airport Location   | Name of the Scheme                                                                                 | Probable Date of Completion/Date of Completion   | Current Status                       |
|-------------|--------------------|----------------------------------------------------------------------------------------------------|--------------------------------------------------|--------------------------------------|
|             | Bareilly           | Development of Civil enclave at Bareilly: SH: Construction of Apron, Taxi Track & Associated works | Jul-19                                           | Work Completed                       |
|             | Bareilly           | Development of Civil enclave at Bareilly: SH: Construction of Terminal Building                    | Mar-20                                           | Physical Progress 25%                |
|             | Hindon (Ghaziabad) | C/o Pre-engineered Airport Terminal Building & associated works at Hindon On Design & Build basis  | Jul-19                                           | Work Completed                       |
|             | Chirakoot          | Development of Airport at Chitrakoot                                                               | Jun-20                                           | Physical Progress 0%_                |
|             | Muirpur            | Development of Airportat Muirpur                                                                   | Jun-20                                           | Physical Progress 0%                 |
|             | Kanpur             | Development of Kanpur (Chakeri) Airport                                                            | Feb-21                                           | Physical Progress Mobilization Stage |
| Uttrakhand  | Dehradun           | Construction of Additional at Dehradun Airport Parking Bay                                         | Mar-20                                           | Physical Progress 70%                |
|             | Dehradun           | Construction of New Integrated Terminal Building at Dehradun Airport                               | Sep-20                                           | Physical Progress 44%                |
|             | Dehradun           | Strengthening of Runway & Taxiwvay                                                                 | May-20                                           | Physical Progress Mobilization Stage |
|             | Shimla             | Restoration of hasic strip at Shimla Airport                                                       | Jan-21                                           | Physical Progress 35%                |
|             |                    | Provision of Solar Plant i/c Civil Work                                                            | Jun-18                                           | Work Completed                       |
|             |                    | [Strengthening of Main Runway 19L-01R                                                              | Feb-18                                           | Work Completed                       |
|             |                    | Relocation structure affected by Metro Rail                                                        | Feb-18                                           | Work Completed                       |
|             |                    | C/o Isolation bay                                                                                  | Apr-17                                           | Work Completed                       |
|             |                    | Construction of ATC tower and Technical Block at NSCBI Airport                                     | Sep-20                                           | Physical Progress 40%                |
| West Bengal | Kolkata            | Reconstruction of Broken Slab F' taxi track                                                        | Apr-18                                           | Work Completed                       |
|             |                    | C/o Additional 2nos. Parking bays                                                                  | Jun-18                                           | Work Completed                       |
|             |                    | C/o Hangar (b) SH: Apron & Link Taxi                                                               | Feb-19                                           | Work Completed                       |
|             |                    | C/o 03_ Nos. Hangers with Annexe buildling                                                         | Jan-21                                           | Physical Progress 35%                |
|             |                    | Resurfacing of Secondary Runway 19R-01L                                                            | Apr-20                                           | Physical Progress 30%                |
|             |                    | Extension of 'F" taxi                                                                              | Nov-21                                           | Physical Progress 1%                 |

Annexure ~Il referred to in the reply to part (a) to (c) of Lok Sabha Unstarred Question No. 1770 due for reply on 28.11.2019

| S_ No.   | State     | Airport   | Works/Projects taken up                                             | Amount spent in last three years (Rs. in Crore)   | Amount spent in last three years (Rs. in Crore)   | Amount spent in last three years (Rs. in Crore)   |
|----------|-----------|-----------|---------------------------------------------------------------------|---------------------------------------------------|---------------------------------------------------|---------------------------------------------------|
|          |           |           |                                                                     | 2016-17                                           | 2017-18                                           | 2018-19                                           |
| 1        | Delhi     | DIAL      | Expansion of T3 and construction of fourth runway PDC June 2022 T1, | 204                                               | 143.40                                            | 387.70                                            |
| 2        | Karnataka | BIAL      | Construction of second Runway and second Terminal PDC March 2021    | 812                                               | 547                                               | 1310                                              |
| 3        | Kerala    | KIAL      | Construction of new Terminal and Runway Completed and commissioned  | 394.72                                            | 282.18                                            | 222.63                                            |
| 4_       | Kerala    | CIAL      | Runway[Taxiway recarpeting PDC 2020                                 | 1016                                              | 242                                               | 150                                               |