Lok Sabha Question No. 3200 (UNSTARRED), answered on 2020-03-12
Subject: Ongoing Power Projects
Ministry: POWER
Asked by: Hemant Tukaram Godse, Dipsinh Shankarsinh Rathod

## GOVERNMENT OF INDIA MINISTRY OF POWER

## LOK SABHA UNSTARRED QUESTION NO.3200 TO BE ANSWERED ON 12.03.2020

## ONGOING POWER PROJECTS

3200.  SHRI HEMANT TUKARAM GODSE: SHRI DIPSINH SHANKARSINH RATHOD:

Will the Minister of POWER be pleased to state:

- (a) the details of the ongoing power projects along with the power produced by them within the country including Maharashtra;
- (b) the  funds  sanctioned,  allocated  and  utilized  under  these  projects  during  the  last three years and the current year across the country including Maharashtra;
- (c) the details of the cost fixed initially for these projects along with the target set for completing the projects;
- (d) whether some of the projects are facing huge cost/time overrun;
- (e) if  so,  the  details thereof and the reasons there for along with the action taken by the Government for timely completion of these projects in future without cost overrun; and
- (f) the time by which the said projects are likely to be completed?

## A N S W E R

THE  MINISTER  OF  STATE  (INDEPENDENT  CHARGE)  FOR  POWER,  NEW  &  RENEWABLE ENERGY AND THE MINISTER OF STATE FOR SKILL DEVELOPMENT & ENTREPRENEURSHIP

( SHRI  R.K. SINGH)

- (a) to (d) :  As on 29th February, 2020, the installed generation capacity in the country was about 369 GW, including installed generation capacity of 13,661 MW in the State Sector in Maharashtra. Power generation during the current year (April - February 2020) and the last three years is as under:

| Year                    | Electricity Generation at All India Level (Billion Units)   |   Electricity Generation from State Sector of Maharashtra (Billion Units) |
|-------------------------|-------------------------------------------------------------|---------------------------------------------------------------------------|
| 2016-17                 | 1,241.689                                                   |                                                                    49.921 |
| 2017-18                 | 1,308.146                                                   |                                                                    52.415 |
| 2018-19                 | 1,376.095                                                   |                                                                    52.029 |
| 2019-20 (Upto February) | 1,281.264                                                   |                                                                    47.925 |

………..2.

As per Electricity Act 2003, generation is a de-licensed activity. Investment in setting up of power projects is made by the concerned developers. Therefore, no funds are sanctioned / allocated by the Government of India in this regard, except contribution in equity of the Central Public Sector Units for setting up of such projects on a case-to-case basis. No power is generated by the under construction power projects, the generation of power starts only after completion and commissioning of the power projects.

The  details  of  the  under  construction  Thermal  and  Hydro  Power  Projects, along with their original and anticipated cost as well as original and anticipated schedule of commissioning are given in Annexure-I and Annexure-II respectively.

(e) & (f) : Some of the under construction power projects are having time/cost overrun. Major reasons for time overrun in thermal and hydro projects are given as under:

## Thermal

-  Slow civil works, delay in Balance of Plants equipment/systems,
-  Contractual issues,
-  Law & order problem,
-  Other customer/ project developer(s) issues,
-  Delay in handing over the units by BHEL,
-  Delay in finalization and subsequent changes in the scope for R&M (Renovation & Modernisation),
-  Changes in layout plan,
-  Non-availability of spares

## Hydro

-  Delay in Land Acquisition
-  Environment and Forest issues
-  Rehabilitation & Resettlement issues
-  Natural Calamities
-  Law & order problem & Local issues
-  Contractual issues
-  Geological uncertainties/surprises
-  Difficult Terrain & Poor Accessibility
-  Funds constraints with developers
-  Force Majeure Risk
-  Inter-state issues

The major reasons for cost overrun are; increase in interest rate, increase in general price index and changes in the scope of project.

………..3.

In  order  to  ensure  timely  completion  of  the  above  projects,  the  following monitoring mechanisms are in place in Government:

- (i) Ministry of Power/Central Electricity Authority (CEA) monitors the process of under construction  power  projects  through  frequent  site  visits  and  interaction  with  the developers and equipment suppliers. CEA holds review meetings periodically with the developers and other stakeholders and identify issues critical for commissioning of projects and help in resolving them.
- (ii) In  case  of  Central  Power  Sector  Undertakings  (CPSUs)  projects,  the  project implementation parameters/ milestones are incorporated in the annual MoU signed between  respective  CPSU's  and  MoP  and  the  same  are  monitored  during  the quarterly  performance  review  meeting  of  CPSU's  and  other  meetings  held  in MoP/CEA.
- (iii) Project  Monitoring  Group  (PMG)  under  Department  for  Promotion  of  Industry  and Internal Trade (DPIIT) resolves issues / bottlenecks faced by developers by taking up with Central / State Government authorities.
- (iv) Matters are taken up with State Government/District Administration for  extending help to the project implementing agencies in resolving Right of Way (ROW) issues.
- (v) As and when required, issues are also reviewed in the PRAGATI portal of PMO for proactive governance and timely implementation.

****************

## ANNEXURE REFERRED TO IN REPLY TO PARTS (a) TO (d) OF UNSTARRED QUESTION NO. 3200 TO BE ANSWERED IN THE LOK SABHA ON 12.03.2020.

***************

Details of under construction Thermal Power Projects along with their original and anticipated cost as well as original and anticipated schedule of commissioning

| Sl. No.        | Project Name                             | Unit No.       | Capacity (MW)   | Original Commissioning Schedule   | Anticipated Commissioning Schedule   | Original Cost (in Rs. crore)   | Latest Cost (in Rs. crore)   |
|----------------|------------------------------------------|----------------|-----------------|-----------------------------------|--------------------------------------|--------------------------------|------------------------------|
| CENTRAL SECTOR | CENTRAL SECTOR                           | CENTRAL SECTOR | CENTRAL SECTOR  | CENTRAL SECTOR                    | CENTRAL SECTOR                       | CENTRAL SECTOR                 | CENTRAL SECTOR               |
| 1              | Barh STPP-I                              | U-1            | 660             | Aug-09                            | Apr-20                               | 8693                           | 21312.1                      |
|                |                                          | U-2            | 660             | Jun-10                            | Apr-21                               |                                |                              |
|                |                                          | U-3            | 660             | Apr-11                            | May-22                               |                                |                              |
| 2 Nabi Nagar   | TPP                                      | U-4            | 250             | Nov-13                            | Apr-20                               | 5352.51                        | 9996.59                      |
| 3              | New Nabi Nagar TPP                       | U-2            | 660             | Jul-17                            | Apr-20                               | 13624.02                       | 17304.3                      |
|                |                                          | U-3            | 660             | Jan-18                            | Mar-22                               |                                |                              |
| 4              | North Karanpura STPP                     | U-1            | 660             | Feb-18                            | Oct-20                               | 14367                          | 15164.05                     |
|                |                                          | U-2            | 660             | Aug-18                            | Oct-21                               |                                |                              |
|                |                                          | U-3            | 660             | Feb-19                            | Mar-22                               |                                |                              |
| 5              | Gadarwara STPP                           | U-2            | 800             | Sep-17                            | Jan-20                               | 11638.55                       | 12865.92                     |
| 6              | Khargone STPP                            | U-2            | 660             | Sep-19                            | Mar-20                               | 9870.51                        | 11148.86                     |
| 7              | Darlipalli STPP                          |                |                 |                                   |                                      | 12532.44                       | 13740.53                     |
|                |                                          | U-2            | 800             | Jun-18                            | Jun-20                               |                                |                              |
| 8              | Neyveli New TPP                          |                |                 |                                   |                                      | 5907.11                        | 5907.11                      |
|                |                                          | U-2            | 500             | Mar-18                            | Mar-20                               |                                |                              |
| 9              | Telangana STPP St- I                     | U-1            | 800             | Jan-20                            | Jul-20                               | 10599                          | 11811                        |
|                |                                          | U-2            | 800             | Jul-20                            | Jul-21                               |                                |                              |
| 10             | Lara STPP                                | U-2            | 800             | May-17                            | Jan-20                               | 11846                          | 12739.82                     |
| 11             | Meja STPP                                | U-2            | 660             | Dec-16                            | Jun-20                               | 10821                          | 12176.28                     |
| 12             | Tanda TPP St II                          | U-6            | 660             | Feb-20                            | Apr-20                               | 9188.98                        | 10016.1                      |
| 13             | Ghatampur TPP                            | U-1            | 660             | Apr-20                            | Feb-22                               | 17237.8                        | 17237.8                      |
|                |                                          | U-2            | 660             | Oct-20                            | Feb-23                               |                                |                              |
|                |                                          | U-3            | 660             | Oct-20                            | Aug-23                               |                                |                              |
| 14             | Barsingar TPP ext                        | U-1            | 250             | May-20                            | Apr-23                               | 2112.59                        | 2112.59                      |
| 15             | Bithnok TPP                              | U-1            | 250             | May-20                            | Sep-23                               | 2196.3                         | 2196.3                       |
| 16             | Patratu STPP                             | U-1            | 800             | Jan-22                            | May-22                               | 17112                          | 17113                        |
|                |                                          | U-2            | 800             | Sep-22                            | Sep-22                               |                                |                              |
|                |                                          | U-3            | 800             | Dec-22                            | Dec-22                               |                                |                              |
| 17             | Rourkela PP-II                           | U-1            | 250             | Dec-18                            | Apr-22                               | 1885.13                        | 1885.13                      |
| 18             | Khurja SCTPP                             | U-1            | 660             | Mar-23                            | Apr-23                               | 11089.42                       | 11089.42                     |
|                |                                          | U-2            | 660             | Sep-23                            | Sep-23                               |                                |                              |
| 19             | Buxar TPP                                | U-1            | 660             | Jul-23                            | Jul-23                               | 10439.09                       | 10439.09                     |
|                |                                          | U-2            | 660             | Jan-24                            | Jan-24                               |                                |                              |
| STATE SECTOR   | STATE SECTOR                             | STATE SECTOR   | STATE SECTOR    | STATE SECTOR                      | STATE SECTOR                         | STATE SECTOR                   | STATE SECTOR                 |
| 1              | Namrup CCGT                              | ST             | 36.15           | Jan-12                            | Jan-20                               | 411                            | 693.73                       |
| 2              | Dr.Narla Tata Rao TPS                    | U-1            | 800             | Jun-19                            | Feb-20                               | 5286.54                        | 5286.54                      |
| 3              | St-V Sri Damodaran Sanjeevaiah TPP St-II | U-1            | 800             | Mar-19                            | Sep-20                               | 4276.04                        | 6034                         |
| 4              | Suratgarh SCTPP                          | U-7            | 660             | Sep-16                            | Jan-20                               | 7920                           | 9161.35                      |
|                |                                          | U-8            | 660             | Dec-16                            | Sep-20                               |                                |                              |
| 5              | Bhadradri TPP                            | U-1            | 270             | Mar-17                            | Mar-20                               | 5044                           | 8536.98                      |
|                |                                          | U-2            | 270             | May-17                            | Sep-20                               |                                |                              |
|                |                                          | U-3            | 270             | Jul-17                            | Mar-21                               |                                |                              |
|                |                                          | U-4            | 270             | Sep-17                            | Mar-22                               |                                |                              |
| 6              | Ennore exp. SCTPP                        | U-1            | 660             | Jan-18                            | Jun-23                               | 4956                           | 5421.38                      |
| 7              | Ennore SCTPP                             | U-1            | 660             | Jan-18                            | May-22                               | 9800                           | 9800                         |
|                |                                          | U-2            | 660             | Mar-18                            | Jul-22                               |                                |                              |

| 8               | North Chennai TPP St-III     | U-1   | 800   | Mar-19   | Sep-20    | 6376      | 6376     |
|-----------------|------------------------------|-------|-------|----------|-----------|-----------|----------|
| 9               | Uppur Super Critical TPP     | U-1   | 800   | Mar-19   | Apr-22    | 12778     | 12778    |
|                 |                              | U-2   | 800   | Oct-19   | Aug-22    |           |          |
| 10              | Harduaganj TPS Exp-II        | U-1   | 660   | Jun-19   | Apr-20    | 4826.49   | 5500.98  |
| 11              | Yelahanka CCPP BY KPCL       | GT+ST | 370   | Mar-18   | Jan-20    | 1571.18   | 1571.18  |
| 12              | Jawaharpur STPP              | U-1   | 660   | Sep-20   | Dec-21    | 10566.27  | 10566.27 |
|                 |                              | U-2   | 660   | Jan-21   | Apr-22    |           |          |
| 13              | Obra-C STPP                  | U-1   | 660   | Sep-20   | Mar-22    | 10416     | 10416    |
|                 |                              | U-2   | 660   | Dec-20   | Apr-22    |           |          |
| 14              | Yadadri TPS                  | U-1   | 800   | Sep-20   | Sep-22    | 29965     | 29965    |
|                 |                              | U-2   | 800   | Sep-20   | Oct-22    |           |          |
|                 |                              | U-3   | 800   | Mar-21   | Mar-23    |           |          |
|                 |                              | U-4   | 800   | Mar-21   | Mar-23    |           |          |
|                 |                              | U-5   | 800   | Sep-21   | Sep-23    |           |          |
| 15              | Panki TPS Extn.              | U-1   | 660   |          | Sep-23    | -         | -        |
| 16              | Udangudi STPP Stage I        | U-1   | 660   | Feb-21   | Apr-22    | 13076.705 | -        |
|                 |                              | U-2   | 660   | Feb-21   | Jul-22    |           | -        |
| 17 Bhusawal TPS | 17 Bhusawal TPS              | U-6   | 660   | Nov-21   | Nov-22    | -         | -        |
| PRIVATE SECTOR  | PRIVATE SECTOR               |       |       |          |           |           |          |
| 1               | Bhavanapadu TPP Ph-I         | U-1   | 660   | Oct-13   | Uncertain | 6571.94   | 9343.15  |
|                 |                              | U-2   | 660   | Mar-14   | Uncertain |           |          |
| 2               | Thamminapatnam TPP stage -II | U-3   | 350   | May-12   | Dec-20    | 5005      | 5005     |
|                 |                              | U-4   | 350   | Aug-12   | Mar-21    |           |          |
| 3               | Akaltara TPP (Naiyara)       | U-4   | 600   | Apr-13   | Apr-23    | 16190     | 27080    |
|                 |                              | U-5   | 600   | Aug-13   | Uncertain |           |          |
|                 |                              | U-6   | 600   | Dec-13   | Uncertain |           |          |
| 4               | Siriya TPP (Jas Infra. TPP)  | U-1   | 660   | Aug-14   | Uncertain | 11120     | 11120    |
|                 |                              | U-2   | 660   | Dec-14   | Uncertain |           |          |
|                 |                              | U-3   | 660   | Apr-15   | Uncertain |           |          |
|                 |                              | U-4   | 660   | Aug-15   | Uncertain |           |          |
| 5               | Binjkote TPP                 | U-3   | 300   | Mar-14   | Uncertain | 5058      | 7940     |
|                 |                              | U-4   | 300   | Jun-14   | Uncertain |           |          |
| 6               | Lanco Amarkantak TPP-II      | U-3   | 660   | Jan-12   | Uncertain | 6886      | 10815.24 |
|                 |                              | U-4   | 660   | Mar-12   | Uncertain |           |          |
| 7               | Singhitarai TPP              | U-1   | 600   | Nov-14   | Uncertain | 6200      | 8443.79  |
|                 |                              | U-2   | 600   | Feb-15   | Uncertain |           |          |
| 8               | Salora TPP                   | U-2   | 135   | Sep-11   | Uncertain | 1458.44   | 1458.44  |
| 9 Deveri (Visa) | TPP                          | U-1   | 600   | Aug-13   | Uncertain | 2618.7    | 3930     |
| 10              | Matrishri Usha TPP Ph-I      | U-1   | 270   | Apr-12   | Uncertain | 2900      | 2900     |
|                 |                              | U-2   | 270   | May-12   | Uncertain |           |          |
| 11              | Matrishri Usha TPP Ph-II     | U-3   | 270   | Oct-12   | Uncertain | 3182      | 3182     |
|                 |                              | U-4   | 270   | Jan-13   | Uncertain |           |          |
| 12              | Tori TPP Ph-I                | U-1   | 600   | Jul-12   | Uncertain | 5700      | 5700     |
|                 |                              | U-2   | 600   | Sep-12   | Uncertain |           |          |
| 13              | Tori TPP Ph-II               | U-3   | 600   | Dec-15   | Uncertain | 2500      | 2500     |
| 14              | Amravati TPP Ph-II           | U-1   | 270   | Jul-14   | Uncertain | 6646      | 6646     |
|                 |                              | U-2   | 270   | Sep-14   | Uncertain |           |          |
|                 |                              | U-3   | 270   | Nov-14   | Uncertain |           |          |
|                 |                              | U-4   | 270   | Jan-15   | Uncertain |           |          |
|                 |                              | U-5   | 270   | Mar-15   | Uncertain |           |          |
| 15              | Lanco Vidarbha TPP           | U-1   | 660   | Jul-14   | Uncertain | 6936      | 10433    |
|                 |                              | U-2   | 660   | Nov-14   | Uncertain |           |          |

| 16   | Nasik TPP Ph-II                                            | U-1   |   270 | Apr-13   | Uncertain   | 6789   | 6789   |
|------|------------------------------------------------------------|-------|-------|----------|-------------|--------|--------|
|      |                                                            | U-2   |   270 | Jun-13   | Uncertain   |        |        |
|      |                                                            | U-3   |   270 | Aug-13   | Uncertain   |        |        |
|      |                                                            | U-4   |   270 | Oct-13   | Uncertain   |        |        |
|      |                                                            | U-5   |   270 | Dec-13   | Uncertain   |        |        |
| 17   | Bijora Ghanmukh TPP                                        | U-1   |   300 | Dec-16   | Uncertain   | 3189   | 3450   |
|      |                                                            | U-2   |   300 | Mar-17   | Uncertain   |        |        |
| 18   | Shirpur TPP                                                | U-2   |   150 | Apr-15   | Jul-23      | 2413   | 2413   |
| 19   | Gorgi TPP                                                  | U-1   |   660 | Jun-13   | Uncertain   | 3941   | 3941   |
| 20   | Ind Barath TPP (Odisha)                                    | U-2   |   350 | Dec-11   | Jun-23      | 3150   | 4001   |
| 21   | KVK Nilanchal TPP                                          | U-1   |   350 | Dec-11   | Uncertain   | 4990   | 6000   |
|      |                                                            | U-2   |   350 | Feb-12   | Uncertain   |        |        |
|      |                                                            | U-3   |   350 | Feb-12   | Uncertain   |        |        |
| 22   | Lanco Babandh TPP                                          | U-1   |   660 | Apr-13   | Uncertain   | 6930   | 10430  |
|      |                                                            | U-2   |   660 | Aug-13   | Uncertain   |        |        |
| 23   | Malibrahmani TPP                                           | U-1   |   525 | Dec-12   | Uncertain   | 5093   | 6330   |
|      |                                                            | U-2   |   525 | Feb-13   | Uncertain   |        |        |
| 24   | Tuticorin TPP (Ind- Barath)                                | U-1   |   660 | May-12   | Uncertain   | 3595   | 3595   |
| 25   | Tuticorin TPP St-IV                                        | U-1   |   525 | Sep-18   | Sep-21      | 3514   | 3514   |
| 26   | Hiranmaye Energy Ltd (India Power corporation (Haldia) TPP | U-3   |   150 | May-16   | Sep-23      | 2656   | 3307   |

## ****************

## ANNEXURE REFERRED TO IN REPLY TO PARTS (a) TO (d) OF UNSTARRED QUESTION NO. 3200 TO BE ANSWERED IN THE LOK SABHA ON 12.03.2020.

***************

Details of under construction Hydro Power Projects along with their original and anticipated cost as well as original and anticipated schedule of commissioning

| Sl. No         | Project Name                             | State/ UT                | Unit No.        | Capacity (MW)                   | Original Commission- ing Schedule                                                    | Anticipated Commission- ing Schedule                            | Time over run (months)   | Original Cost (in Rs. crore)   | Latest/Anticip ated Cost (in Rs. crore)   |
|----------------|------------------------------------------|--------------------------|-----------------|---------------------------------|--------------------------------------------------------------------------------------|-----------------------------------------------------------------|--------------------------|--------------------------------|-------------------------------------------|
| 1              | 2                                        | 3                        | 4               | 5                               | 6                                                                                    | 7                                                               | 8                        | 9                              | 10                                        |
| CENTRAL SECTOR | CENTRAL SECTOR                           | CENTRAL SECTOR           | CENTRAL SECTOR  | CENTRAL SECTOR                  | CENTRAL SECTOR                                                                       | CENTRAL SECTOR                                                  | CENTRAL SECTOR           | CENTRAL SECTOR                 | CENTRAL SECTOR                            |
| 1              | Tapovan Vishnughad (4x130 = 520 MW)      | Uttara- khand            | 1 2             | 130 130                         | 2012-13 2012-13                                                                      | 2021-22 2021-22                                                 | 105                      | 2978.48                        | 5867.38                                   |
| 2              | Lata Tapovan (3x57 = 171 MW)             | Uttara- khand            | 4 1 2 3         | 130 57 57 57                    | 2012-13 2017-18 2017-18 2017-18                                                      | 2021-22 2023-24 2023-24 2023-24 (subject to re-start of         | 79                       | 1527                           | 1801.07                                   |
| 3              | Rammam-III (3x40= 120 MW)                | West Bengal              | 1 2 3           | 40 40 40                        | 2019-20 2019-20 2019-20                                                              | years) 2022-23 2022-23 2022-23                                  | 38                       | 1381.84                        | 1592.34                                   |
| 4              | Kameng (4x150 = 600 MW) 2 units taken in | Central                  | 3 4             | 150 150                         | 2009-10 2009-10 (Dec'09)                                                             | 2020-21 2020-21 (July'20)                                       | 127                      | 2496.9                         | 6179.96                                   |
| 5              | operation Naitwar Mori (2x30=60 MW)      | Central                  | 1 2             | 30 30                           | Oct.,21 -                                                                            | 2021-22 (Dec-2021)                                              | 14                       | 648.33                         | 648.33                                    |
| 6              | Tehri PSS (4x250 = 1000 MW)              | Uttara- khand            | 1 2 3 4         | 250 250 250 250                 | 2010-11 2010-11 2010-11 2010-11                                                      | 2021-22 2021-22 2022-23 2022-23                                 | 137 139 141 143          | 1657.6                         | 5024.35                                   |
| 7              | Parbati - II (4x200 = 800 MW)            | Himachal Pradesh         | 1 2 3 4         | 200 200 200 200                 | 2009-10 2009-10 2009-10 2009-10                                                      | 2021-22 2021-22 2021-22 2021-22                                 | 147                      | 3919.59                        | 9394.8                                    |
| 8              | Subansiri Lower (8x250 = 2000 MW)        | Arunachal Pradesh/ Assam | 1 2 3 4 5 6 7 8 | 250 250 250 250 250 250 250 250 | 2009-11 2009-11 2009-11 2009-11 2009-11 2009-11 2009-11                              | 2023-24 2023-24 2023-24 2023-24 2023-24 2023-24 2023-24 2023-24 | 162                      | 6285.33                        | 19496.34                                  |
| 9              | Teesta Stage VI (4x125 = 500 MW)         | Sikkim                   | 1 2 3 4 1 2 3   | 125 125 125 125 125 125 125     | 2009-11 Under 2012-13 2012-13 2012-13 2012-13 (Jul'12) Under 2023-24 2023-24 2023-24 | Sector Till 08.03.2019 Sector 2023-24 2023-24 2023-24 2023-24   | 72                       | 3283.08 5748.04                | 7542 5748.04                              |

| 10           | Vishnugad Pipalkoti (4x111 = 444 MW)   | Uttarakhand      | 1 2 3             | 111 111 111                | 2013-14 2013-14 2013-14                                                 | 2022-23 2022-23 2022-23                                                   | 114         | 2491.58                   | 4397.8                    |
|--------------|----------------------------------------|------------------|-------------------|----------------------------|-------------------------------------------------------------------------|---------------------------------------------------------------------------|-------------|---------------------------|---------------------------|
| 11           | Pakal Dul (4x250= 1000 MW) CVPP        | Jammu & Kashmir  | 4 1 2 3 4         | 111 250 250 250 250        | 2013-14 2020-21 2020-21 2020-21 2020-21                                 | 2022-23 2024-25 2024-25 2024-25 2024-25                                   | 56          | 8112.12                   | 8112.12                   |
| 12           | Ratle (4x205+1x30) = 850 MW            | Jammu & Kashmir  | 1 2 3 4 5         | 205 205 205 205 30         | (Apr'20) 2017-18 2017-18 2017-18 2017-18 2017-18                        | (Dec'24) 2023-24 2023-24 2023-24 2023-24 2023-24 (subject to re- start of | 72          | 5517.02                   | 6275                      |
| 13           | Kiru (4x156)=624 MW                    | Jammu & Kashmir  | 1 to              | 324                        | Sep-23                                                                  | 2023-24 (Aug-2024)                                                        | 11          | 4287.59                   | 4620.34                   |
| STATE SECTOR | STATE SECTOR                           |                  | 4                 |                            |                                                                         |                                                                           |             |                           |                           |
| 14           | Parnai 3x12.5= 37.5 MW                 | Jammu & Kashmir  | 1 2 3             | 12.5 12.5 12.5             | 2017-18 2017-18 2017-18                                                 | 2021-22 2021-22 2021-22                                                   | 49          | 640.86 (Completion cost)  | 640.86 (Completion cost)  |
| 15           | Lower Kalnai 2x24= 48 MW               | Jammu & Kashmir  | 1 2               | 24 24                      | (Jan'18) 2017-18 2017-18 (Sep'17)                                       | (Feb,22) 2023-24 2023-24 (subject to re- start of works                   | 78          | 576.87 (Completion cost)  | 576.87 (Completion cost)  |
| 16           | Uhl-III (3x33.33 = 100 MW)             | Himachal Pradesh | 1 2               | 33.33 33.33                | 2006-07 2006-07                                                         | (4 years)) 2019-20 2019-20                                                | 154 155     | 431.56                    | 1281.52                   |
| 17           | Sawra Kuddu (3x37 =111MW)              | Himachal Pradesh | 3 1 2 3           | 33.33 37 37 37             | 2006-07 2011-12 2011-12                                                 | 2019-20 2020-21 2020-21                                                   | 156 101 102 | 558.53                    | 1181.9                    |
| 18           | Shongtom Karcham (3x150 = 450 MW)      | Himachal Pradesh | 1 2               | 150 150                    | 2011-12 2016-17 2016-17                                                 | 2020-21 2023-24 2023-24                                                   | 103 81 83   | 2807.83                   | 2807.83                   |
| 19           | Pallivasal 2x30 = 60 MW                | Kerala           | 3 1 2             | 150 30 30                  | 2016-17 2010-11 2010-11                                                 | 2024-25 2021-22 2021-22                                                   | 85 129      | 222                       | 550                       |
| 20           | Thottiyar (1x30+1x10)= 40MW            | Kerala           | 1 2               | 30 10                      | 2012-13 2012-13                                                         | 2020-21 2020-21                                                           | 104         | 136.79                    | 280                       |
| 21           | Shahpurkandi 3x33+3x33+1x8 206 MW      | Punjab           | 1 2 3             | 33 33 33                   | 2015-16 2015-16 2015-16                                                 | 2022-23 2022-23 2022- 23 2022-23 2022-23                                  | 74          | 1835.5 (Power Component)  | 1938.74 (Power Component) |
| 22           | Koyna Left Bank PSS 2x40 = 80 MW       | Maharashtra      | 7 1 2             | 8 40 40                    | 2015-16 2014-15 2014-15                                                 | 2022-23 (subject to re- start of works (4 years)                          | 101         | 245.02                    | 1494.94                   |
| 23           | Vyasi 2x60=120 MW, UJVNL               | Uttarakhand      | 1 2               | 60 60                      | 2014-15 2014-15                                                         | 2020-21 2020-21                                                           | 75          | 936.23                    | 936.23                    |
| 24           | Polavaram (12x80 = 960 MW)             | Andhra Pradesh   | 1 2 3 4 5 6 7 8 9 | 80 80 80 80 80 80 80 80 80 | 2016-17 2016-17 2016-17 2016-17 2016-17 2016-17 2017-18 2017-18 2017-18 | 2021-22 2021-22 2021-22 2021-22 2021-22 2022-23 2022-23 2022-23 2022-23   | 60 60       | 3013.68 (Power Component) | 5338.95 (Power Component) |

<!-- image -->

| 25             | Kundah PSP (Phase-I, Phase-II & Phase-III) (4x125=500 MW)   | Tamil Nadu       | 1 2 3             | 125 125 125                | 2021-22 2021-22 2021-22                                                 | 2022-23 2022-23 2022-23                                          | 9              | 1216.59        |                |
|----------------|-------------------------------------------------------------|------------------|-------------------|----------------------------|-------------------------------------------------------------------------|------------------------------------------------------------------|----------------|----------------|----------------|
| PRIVATE SECTOR | PRIVATE SECTOR                                              | PRIVATE SECTOR   | PRIVATE SECTOR    | PRIVATE SECTOR             | PRIVATE SECTOR                                                          | PRIVATE SECTOR                                                   | PRIVATE SECTOR | PRIVATE SECTOR | PRIVATE SECTOR |
| 26             | Tidong-I 2x50 =100 MW                                       | Himachal Pradesh | 1 2 1             | 50 50 50                   | Under 2013-14 2013-14 (Dec'13) Under 2021-22                            | Developer Till 04.09.2018 56 Developer 2021-22 2021-22 (Oct. 21) | 94 Nil         | 543.15 940     | 1286.27 940    |
| 27             | Tangnu Romai-I (2x22 = 44 MW)                               | Himachal Pradesh | 2 1 2             | 50 22 22                   | 2021-22 2014-15 2014-15 (Jun'14)                                        | 2022-23 2022-23 (subject to re-start of works(4 years))          | 105            | 255            | 641.89         |
| 28             | Sorang (2x50 = 100 MW),                                     | Himachal Pradesh | 1 2               | 50 50                      | 2011-12 2011-12                                                         | 2020-21 2020-21                                                  | 119            | 586            | -              |
| 29             | Singoli Bhatwari (3x33 = 99 MW)                             | Uttarakhand      | 1 2 3             | 33 33 33                   | 2012-13 2012-13 2012-13                                                 | 2020-21 2020-21 2020-21                                          | 89             | 666.47         | 1694           |
| 30             | Phata Byung (2x38 = 76 MW), LANCO                           | Uttara khand     | 1 2               | 38 38                      | 2012-13 2012-13                                                         | 2021-22 2021-22 (subject to re-start of works(3 years))          | 117            | 520            | 1132           |
| 31             | Maheshwar (10x40 = 400 MW)                                  | Madhya Pradesh   | 1 2 3 4 5 6 7 8 9 | 40 40 40 40 40 40 40 40 40 | 2001-02 2001-02 2001-02 2001-02 2001-02 2001-02 2001-02 2001-02 2001-02 | 2020-22 (subject to re-start of works(1-½ years)                 | 240            | 1569.27        | 8121           |
| 32             | Rangit-IV HE Project (3X40 = 120 MW)                        | Sikkim           | 1 2 3             | 40 40 40                   | 2011-12 2011-12 2011-12 (Jan'12)                                        | 2022-23 2022-23 2022-23 (subject to re-start of works(3-½ year)  | 134            | 726.17         | 1692.6         |
| 33             | Bhasmey (2x25.5 =51 MW)                                     | Sikkim           | 1 2               | 25.5 25.5                  | 2012-13 2012-13                                                         | 2022-23 2022-23 (subject to re-start of works(3 years))          | 129            | 408.5          | 746.01         |
| 34             | Rongnichu (2x48 =96 MW)                                     | Sikkim           | 1 2               | 48 48                      | 2014-15 2014-15                                                         | 2020-21 2020-21                                                  | 74             | 491.32         | 1187.45        |
| 35             | Bajoli Holi 3x60= 180 MW                                    | Himachal Pradesh | 1 2               | 60 60                      | 2018-19 2018-19                                                         | 2020-21 2020-21                                                  | 29             | 1696.93        | 2525           |
| 36             | Rangit-II 2x33= 66 MW                                       | Sikkim           | 3 1 2             | 60 33 33                   | 2018-19 2015-16 2015-16                                                 | 2020-21 2022-23 2022-23 (subject to re-start of works(2-½        | 95             | 496.44         | 496.44         |
| 37             | Panan 4x75= 300 MW                                          | Sikkim           | 1 2 3 4           | 75 75 75 75                | 2018-19 2018-19 2018-19 2018-19                                         | years)) 2023-24 2023-24 2023-24 2023-24 (subject to re-start     | 60             | 1833.05        | 2615           |
| 38             | Kutehr 3x80=240 MW                                          | Himachal Pradesh | 1 to 3            | 240                        |                                                                         | 2024-25                                                          | -              | -              | -              |

*****************