Lok Sabha Question No. 5287 (UNSTARRED), answered on 2019-07-25
Subject: Ongoing Power Projects
Ministry: POWER
Asked by: Andimuthu Raja

## GOVERNMENT OF INDIA MINISTRY OF POWER

## LOK SABHA UNSTARRED QUESTION NO.5287 TO BE ANSWERED ON 25.07.2019

## ONGOING POWER PROJECTS

5287.  SHRI A. RAJA:

Will the Minister of POWER be pleased to state:

(a) the  details  of  the  ongoing  power  projects  within  the  country  including  Tamil Nadu;

(b) the funds sanctioned, allocated and utilised under these projects during the last three years and the current year across the country including Tamil Nadu;

(c) the details of the cost fixed initially for these projects along with the target set for completing the projects;

(d) whether some of the projects are facing huge cost/time overrun;

(e) if so, the details thereof and the reasons therefor along with the action taken by the Government for timely completion of these projects in future without cost overrun; and

(f) the time by which the said projects are likely to be completed?

## A N S W E R

THE MINISTER OF STATE (INDEPENDENT CHARGE) FOR POWER, NEW & RENEWABLE ENERGY AND MINISTER OF STATE FOR SKILL DEVELOPMENT & ENTREPRENEURSHIP

( SHRI  R.K. SINGH)

(a) to (f) : At present 36 nos. of Hydro-electric projects (above 25 MW) aggregating to 12034.5  MW  and  67  nos.  of  thermal  power  projects  aggregating  to  63676.15  MW  are under  construction  in  the  country  including  Tamil  Nadu.    The  details  of  the  original/ sanctioned cost & expenditure incurred during the last three years and the current year along with original/anticipated commissioning schedules as well as reasons for time and cost overrun in respect of the under construction Hydro-electric projects are given at Annexure-I.

In  respect  of  Thermal  Power  Projects,  as  per  Section  7  of  the  Electricity Act, 2003, 'any generating company may establish, operate and maintain a generating station  without  obtaining  a  license/permission  under  this  Act,  if  it  complies  with  the technical standards relating to connectivity with the grid. Accordingly, sanction of the Government is not required for setting up of thermal power projects.'

………….2.

The details of original cost, commissioning schedule along with anticipated revised cost and schedule of completion, and reasons for delay in respect of under construction thermal projects are given in Annexure-II.

The steps being taken for timely completion of these power projects are as given below:

- (i) Ministry  of  Power/Central  Electricity  Authority  (CEA)  monitors  the  process  of under  construction  power  projects  through  frequent  site  visits  and  interaction with  the  developers  and  equipment  suppliers.  CEA  holds  review  meetings periodically  with  the  developers  and  other  stakeholders  and  identify  issues critical for commissioning of projects and help in resolving them.
- (ii) Regular  reviews  are  also  undertaken  by  Ministry  of  Power,  Ministry  of  Heavy Industries and Cabinet Secretariat to identify the constraint areas and facilitate faster resolution of inter-ministerial and other outstanding issues.
- (iii) In  case  of  Central  Power  Sector  Undertakings  (CPSUs)  projects,  the  project implementation  parameters/  milestones  are  incorporated  in  the  annual  MoU signed between respective CPSU's and MoP and the same are monitored during the quarterly performance review meeting of CPSU's and other meetings held in MoP/CEA.
- (iv) Matters are taken up with State Government/District Administration for extending help to the project implementing agencies in resolving Right of Way (ROW) issues.
- (v) As and when required, issues are also reviewed in the PRAGATI portal of PMO for proactive governance and timely implementation.

****************

## ANNEXURE-I

## ANNEXURE REFERRED TO  IN  REPLY  TO  PARTS  (a)  TO  (f)  OF  UNSTARRED  QUESTION NO.5287 TO BE ANSWERED IN THE LOK SABHA ON 25.07.2019.

***************

Details of under construction Hydro Electric Projects (above 25 mw) including cost and expenditure details with time/cost overrun during last three years and current year

| Sl. No   | Name of Project & State       | Capa- city (MW)   | Commissioning Schedule   | Commissioning Schedule   | Cost         | Cost          | Expenditure (Rs. Crore)   | Expenditure (Rs. Crore)   | Reasons for Time and Cost Overrun                                                                                                                                                                                                                                                                                                                                                                                                         |
|----------|-------------------------------|-------------------|--------------------------|--------------------------|--------------|---------------|---------------------------|---------------------------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| Sl. No   | Name of Project & State       | Capa- city (MW)   | Origional                | Antici- pated            | Sanc- tioned | Antici- pated | Last 3 years (2016-19)    | During 2019-20 (Month)    | Reasons for Time and Cost Overrun                                                                                                                                                                                                                                                                                                                                                                                                         |
| Central  | Central                       | Central           | Central                  | Central                  | Central      | Central       | Central                   | Central                   | Central                                                                                                                                                                                                                                                                                                                                                                                                                                   |
| 1        | Pakal Dul (CVPPL) J&K         | 1000              | Apr-20                   | Aug-23                   | 8112.12      | 8112.12       | 1086.32                   |                           | * Delay in award of works                                                                                                                                                                                                                                                                                                                                                                                                                 |
| 2        | Parbati -II(NHPC) H.P.        | 800               | Sep-09                   | Dec-21                   | 3919.59      | 8398.76       | 1687.45                   | 42.11 (Apr-19)            | * Hon'ble High Court of Himachal Pradesh ban on stone crusher operation. * Delay in revised forest clearance. * TBM suffered extensive damage due to heavy ingress of water and slush in TBM face in Nov, 2006. * Slide in Power House area in Apr-04, Jun-06 and Feb-07. * Flash flood in 2004,2005,2010 and 2011. * Jiwa Nallah works affected due to cavity treatment. * Contractual issues. * Poor geology in HRT. * Cash flow issues |
| 3        | Tehri PSP (THDC), Uttarakhand | 1000              | Jul-10                   | Jun-22                   | 1657.6       | 4401.9        | 1085.77                   | 77.52 (Apr-19)            | contractors. * Approval of RCE as L-1 price bid was more than cost estimate. RCE approved in Nov- 2011. * Cash flow problem with contractor. * Litigation by bidders. * Poor geology. * Local agitation at Asena Quarry. * Agitation at muck disposal area. * Poor preparedness of contractor. * Revision of Layout of machine hall due to poor geology. * Works stalled since April, 2018 due to funds constraints with contractor       |

|   4 | Tapovan Vishnugad (NTPC) Uttarakhand      |   520 | May-13   | Dec-20                                |   2978.48 |   3846.3 |   1150.2 |                | * Heavy water ingress due to bad geology in HRT and rock fall on TBM. TBM struck up thrice.* Flash flood in June, 2013 & Aug'12 damaging coffer dam.* Termination of civil contracts for Barrage and HRT.* Cash flow issues with civil contractors.                                                                                                                                                                 |
|-----|-------------------------------------------|-------|----------|---------------------------------------|-----------|----------|----------|----------------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|   5 | Lata Tapovan (NTPC) Uttarakhand           |   171 | Aug-17   | Subject to restart of works (4 years) |   1527    |  1801.07 |     6.16 |                | * Flash flood during June, 2013 in Uttarakhand. * Local issues / non-start of works in Barrage area * Hon'ble Supreme court ban on construction works since May-14..                                                                                                                                                                                                                                                |
|   6 | Vishnugad Pipalkoti (THDC) Uttarakhand    |   444 | Jun-13   | Dec-22                                |   2491.58 |  3789.61 |   780.32 | 35.78 (Apr-19) | * CCEA approval in Aug- 2008 but works could not be awarded due to Forest clearance/diversion of forest land. Forest land was acquired in January-14 and subsequently works awarded in January-2014. * Disruption of works by local people. * Cash flow problem with contractor.                                                                                                                                    |
|   7 | Ramam-III (NTPC) West Bengal              |   120 | Sep-19   | Feb-22                                |   1381.84 |  1592.34 |   255.14 |                | * Delay in getting permission for tree felling from Govt. of West Bengal for Access road from Adit-1 to Adit-2. * Cash flow issues with civil contractors. * Strike / bandh during Gorkhaland agitation.                                                                                                                                                                                                            |
|   8 | Subansiri Lower (NHPC) Ar. Pradesh/ Assam |  2000 | Sep-10   | Subject to restart of works (4 years) |   6285    | 18064    |  2355.53 | 60.3 (Apr-19)  | * Delay in transfer of forest land.* Disruption of works by locals in Ar. Pradesh side. * Slope failure in Power House in Jan, 2008. * Damage to bridge on Ranganadi river. * Change in design of surge shafts to surge tunnels. * Stoppage of works due to agitation launched by Anti Dam activists in Assam against construction of Project. Work stopped since 16.12.2011. * Issue of D/s Impact. * Case in NGT. |

| 9     | Kameng (NEEPCO) Ar. Pradesh     | 600   | Dec-09   | Dec-19                                | 2496.9   | 6179.96   | 2473.54   | 82.75 (Apr-19)   | * Change in dam parameters. * Slow progress in dam & HRT due to bad geology, heavy seepage, inadequate machinery. * Flash flood in Oct. 08 and Sept. 2012. * Ingress of water in HRT. * Poor approach roads. * Contractual issues. * Shortage of aggregate. * Clearance for quarry from State Govt. * Slow Progress of works. * Leakage from penstocks & rectification of defects. * Cash flow issues with civil contractor   |
|-------|---------------------------------|-------|----------|---------------------------------------|----------|-----------|-----------|------------------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| 10    | Naitwar Mori (SJVN) Uttarakhand | 60    | 2021-22  | 2021-22                               | 648.33   | 648.33    | 98.31     |                  |                                                                                                                                                                                                                                                                                                                                                                                                                               |
| 11    | Teesta St. VI (NHPC) Sikkim     | 500   | Mar-24   | Subject to restart of works (5 years) | 5748.0 4 | 5748.04   | 907       |                  | * Poor geology. * Land acquisition. * Contractual issues * Funds constraints with developer (Private) and stalled since April, 2014 * M/s.LTHPL came under Corporate Insolvency Resolution Process. NHPC Ltd. emerged as H1 bidder. CCEA approval was accorded to NHPC on 08.03.2019.                                                                                                                                         |
| State | State                           | State | State    | State                                 | State    | State     | State     | State            | State                                                                                                                                                                                                                                                                                                                                                                                                                         |
| 12    | Parnai J&K                      | 37.5  | Jan-18   | Mar-22                                | 640      | 640       | 189.62    | 3.11 (May-19)    | * Slow progress of works. * Delay in Land acquisition.                                                                                                                                                                                                                                                                                                                                                                        |
| 13    | Lower Kalnai J&K                | 48    | Sep-17   | Subject to restart of works (4 years) | 577      | 576.87    | 36.31     |                  | * Inadequate mobilization of man & machinery by Contractor. * Delany in finalization of R&R Plan. * Slow progress of works. * Funds constraints with contractor. Contractor under CDR.                                                                                                                                                                                                                                        |

|   14 | Uhl-III H.P.                              |   100 | Mar-07   | Jan-20                                | 431.56   | 1281.52                 |   343.49 | * Delay in transfer of forest land. * Delay in acquisition of private land * Delay in transfer of quarry sites. * Delay in award of works. * Contract for construction of HRT rescinded twice i.e. during April, 2008 & July, 2010 due to slow progress and non- performance by the contractor. * Poor geology in HRT.   |
|------|-------------------------------------------|-------|----------|---------------------------------------|----------|-------------------------|----------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|   15 | Sawara Kuddu H.P.                         |   111 | Dec-12   | Mar-20                                | 558.53   | 1181.9                  |   293.35 | * Delay in MOEF clearance. * Delay in award of Civil & E&M works. * Poor geology in HRT. * Slow progress of HRT Lining. * Contractual issues. * Contract for HRT package terminated on 9.1.14. Re-awarded in Nov,2014 to M/s. HCC. * Shifting of                                                                         |
|   16 | Shontong Karcham H.P.                     |   450 | Mar-17   | Apr-24                                | 2807.8 3 | 3316.35                 |   304.34 | Army Ammunition Depot. * Local Issues.                                                                                                                                                                                                                                                                                   |
|   17 | Vyasi Uttarakhand                         |   120 | Dec-14   | Jun-20                                | 936.23   | 936.23                  |   641.8  | * Delay in award of works. * Local Issues.                                                                                                                                                                                                                                                                               |
|   18 | Shahpurkandi Punjab                       |   206 | 2015-16  | Nov-21                                | 2286     | 2715.7                  |   662    | * Works of Dam stopped since 29.08.2014 due to inter-state dispute between states of J&K & Punjab on sharing of waters of river Ravi and Tariff.                                                                                                                                                                         |
|   19 | Koyna Left bank PSS Maharashtra           |    80 | Oct-14   | Subject to restart of works (4 years) | 245.02   | 691.95 Power compon ent |   145.97 | * Slow progress of works. * Fund constraints due to increase in project cost. RCE under approval.                                                                                                                                                                                                                        |
|   20 | Indrasagar Polavaram (PPA) Andhra Pradesh |   960 | -        | -                                     | 3013.68  | 5338.95                 |   758.18 |                                                                                                                                                                                                                                                                                                                          |
|   21 | Pallivasal (KSEB) Kerala                  |    60 | Mar-11   | Dec-21                                | 283.19   | 550                     |    83.84 | * Slow progress of civil works. * Delay in land acquisition. * Change in alignment of Adit to HRT. * Poor geology strata in HRT. * Heavy Monsoon * Works stopped by contractor since 28.1.15 to 11.04.2017 due to contractual issues. * Contract terminated on 13.09.2018. Matter in Hon'ble High Court of Kerala.       |

| 22      | Thottiyar (KSEB) Kerala            | 40      | Apr-12   | Dec-20                                | 145.47   | 280     | 10.74   |                | * Land acquisition issue. * The works of weir and approach channel stopped from 2010 to 2012 by local people. * The work stopped by Court from 12.12.2012 to April- 2013. * Contractual issues. * Financial crunch with contractor. * Foreclosure of earlier contract in April,2017 and balance works re- awarded in January, 2018.                                                                                                 |
|---------|------------------------------------|---------|----------|---------------------------------------|----------|---------|---------|----------------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| 23      | Kundah Pumped Storage-I Tamil Nadu | 125     | 2021-22  | 2022-23                               | 488      | 989.8   | 221.52  | 22.23 (May-19) | * Delay in award of Civil & HM works * Civil & HM works have been taken up from 05/2018 only                                                                                                                                                                                                                                                                                                                                        |
| Private | Private                            | Private | Private  | Private                               | Private  | Private | Private | Private        | Private                                                                                                                                                                                                                                                                                                                                                                                                                             |
| 24      | Ratle J&K                          | 850     | 2017-18  | Subject to restart of works (5 years) | 5517.02  | 6275    | 0       |                | * Slow progress of works. * Works suspended since 11.7.14 due to frequent local disturbance. * Developer wants to surrender the Project to State Govt. Govt. of J&K, PDD have terminated PPA on 09.02.2017 and directed JKSPDC to take over the project. * The parties namely, GVKRHEPPL and JKPDD have contested their respective claims and matter is now Sub-judice. * JV of JKSPDC & NHPC formed for implementation of project. |
| 25      | Sorang H.P.                        | 100     | Nov-11   | Mar-20                                | 586      | 586     | 0       |                | * Poor geology. * Poor weather conditions, difficult & poor accessibility. * Penstock cracks / leakage during filling of Water conductor System in Nov '13. * Rupture in surface penstock in Nov-15 during trial run. * Funds constraints with developer.                                                                                                                                                                           |

|   26 | Tidong-I H.P.                |   100 | Oct-21   | Oct-21                                  |         |     940 |   163.74 | 36.56       | * Delay in NOC by Projects affected Panchayats. * Suspension of works by Govt. for one year. * Funds constraints with the developer                                 |
|------|------------------------------|-------|----------|-----------------------------------------|---------|---------|----------|-------------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|   27 | Tangnu Romai- I H.P.         |    44 | Jun-14   | Subject to restart of works (4 years)   |  255    |  641.89 |     0    |             | * Slow progress of civil works. * Poor geology. * Difficult area. * Weather conditions & accessibility. * Financial constraints with the                            |
|   28 | Bajoli Holi H.P.             |   180 | May-18   | Mar-20                                  | 1696.93 | 2205    |   704    | 94 (May-19) | * Slow progress of works.                                                                                                                                           |
|   29 | Phata Byung Uttarakhand      |    76 | Jun-12   | Subject to restart of works (3 years)   |  520    | 1225.53 |    78.86 |             | * Flash flood in June,2013. * Poor geology in HRT.                                                                                                                  |
|   30 | Singoli Bhatwari Uttarakhand |    99 | Dec-12   | Mar-20                                  |  666.47 | 1694    |   892.47 |             | * Poor geology in HRT.* Agitation by local people.* Flash flood in June,2013.                                                                                       |
|   31 | Maheshwar M.P.               |   400 | Mar-02   | Subject to restart of works (1.5 years) | 1569.27 | 8121    |     0    |             | * R&R issues * Cash flow problem with developer * PFC as lead lender have acquired majority equity i.e. 51% in the SMHPCL w.e.f. 1st June, 2016. Matter Sub-judice. |
|   32 | Rangit-IV Sikkim             |   120 | Jan-12   | Subject to restart of works (3.5 years) |  726.16 | 1692.6  |     1.68 |             | * Slow progress of HRT & Surge Shaft works due to poor geology. * Works hampered due to earthquake in September, 2011. * Financial constraints with developer       |
|   33 | Bhasmey Sikkim               |    51 | Jun-12   | Subject to restart of works (3 years)   |  408.5  |  746.01 |     0    |             | * Forest clearance * Financial constraints with developer                                                                                                           |
|   34 | Rangit- II Sikkim            |    66 | Apr-15   | Subject to restart of works (2.5 years) |  496.44 |  496.44 |   126.83 |             | * Slow progress of works. * Financial constraints with the developer.                                                                                               |
|   35 | Rongnichu Sikkim             |    96 | Jul-14   | Sep-20                                  |  491.32 | 1187    |   821    |             | * Land Acquisition * Poor geology.                                                                                                                                  |
|   36 | Panan Sikkim                 |   300 | 2018-19  | Subject to restart of works (4.5 years) | 1833.05 | 2516    |    17.7  |             | * Clearance from NWLB received in December, 2015. * Clearance from NGT obtained * Applied for NoC from Govt. of Sikkim in NWLB angle                                |

*****************

## ANNEXURE REFERRED TO IN REPLY TO PARTS (a) TO (f) OF UNSTARRED QUESTION NO.5287 TO BE ANSWERED IN THE LOK SABHA ON 25.07.2019. ***************

## Details of Under Construction Thermal Power Projects in the country

| Sl. No.        | State          | Project Name / Impl. Agency/ EPC or BTG   | Unit No        | Capacity (MW)   | Original Commissioning Schedule   | Anticipated Commissioning Schedule   | Original Cost Rs. In Crore   | Latest Cost Rs. In Crore   | Reason for Delay                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                        |
|----------------|----------------|-------------------------------------------|----------------|-----------------|-----------------------------------|--------------------------------------|------------------------------|----------------------------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| CENTRAL SECTOR | CENTRAL SECTOR | CENTRAL SECTOR                            | CENTRAL SECTOR | CENTRAL SECTOR  | CENTRAL SECTOR                    | CENTRAL SECTOR                       | CENTRAL SECTOR               | CENTRAL SECTOR             | CENTRAL SECTOR                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                          |
| 1              | Bihar          | Barh STPP-I /NTPC/Others                  | U-1            | 660             | May-17                            | Apr-20                               | 8693                         | 15095.67                   | Delay due to contractual dispute of NTPC with Power machine & Technoprom export, Russia. *Orig. Sch. was in 2009-10 & 2010-11. Delay in supply of boiler material and ordering of Bought out Items(BOIs)by M/s TPE due to financial constraint. M/s. TPE stopped work from 10/13. M/s TPE contract was terminated on 14.01.2015 by NTPC. Delay in supply of material and slow progress by M/s. Power Machine, tube failures in superheated and Reheat area, Readiness of Railway line (Hazirabagh-Kodera-Tilaiya-Rajgi- |
|                |                |                                           | U-2            | 660             | Nov-17                            | Apr-21                               |                              |                            |                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                         |
|                |                |                                           | U-3            | 660             | May-18                            | May-22                               |                              |                            | Bkahktiarpur (250 Km))                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                  |
| 2              | Bihar          | Nabi Nagar TPP / JV of NTPC & Rlys/BHEL   | U-4            | 250             | Nov-13                            | Apr-20                               | 5352.51                      | 7998                       | Delay in acquisition of Land. Slow progress of works by main plant civil agency M/s ERA resulting in delay in handing over civil fronts to erection agencies. Delay in Supply of equipment by BHEL. Agitation by villagers. Patches of land could not be acquired because of unwillingness of people to accept compensation. Financial crunch faced by CHP vendor(Techpro).                                                                                                                                             |

| 3   | Bihar       | New Nabi Nagar TPP /JV of NTPC & BSPGCL TG- Alstom & Bharat Forge,   |     |     |        |        | 13624.02   | 15131.67   | Acquisition of balance land and relocation of homestead owners                                                                                                                                                                                                  |
|-----|-------------|----------------------------------------------------------------------|-----|-----|--------|--------|------------|------------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|     |             | SG-BHEL                                                              | U-2 | 660 | Jul-17 | Apr-20 |            |            | still living inside the project area.                                                                                                                                                                                                                           |
|     |             |                                                                      | U-3 | 660 | Jan-18 | Mar-22 |            |            |                                                                                                                                                                                                                                                                 |
| 4   | Chhatisgarh | Lara STPP/NTPC / SG- Dooson TG-BGR Hitachi                           | U-2 | 800 | May-17 | Dec-19 | 11846      | 11846      | Delayed due to power equipment supply, Delay in land acquisition, delay in radiness of boiler auxiliaries.                                                                                                                                                      |
| 5   | Jharkhand   | North Karanpura STPP/ NTPC / BHEL                                    | U-1 | 660 | Feb-18 | Oct-20 | 14367      | 14367      | Delay in start of Civil works due to land acquisition issues. Delay in BHEL supplies related to boiler foundation. Delay in land handover by NTPC to BHEL due to change in main plant area location change in plot plan. Delay in award of ACC package by BHEL. |
| 5   | Jharkhand   | North Karanpura STPP/ NTPC / BHEL                                    | U-2 | 660 | Aug-18 | Oct-21 | 14367      | 14367      | Delay in start of Civil works due to land acquisition issues. Delay in BHEL supplies related to boiler foundation. Delay in land handover by NTPC to BHEL due to change in main plant area location change in plot plan. Delay in award of ACC package by BHEL. |
| 5   | Jharkhand   | North Karanpura STPP/ NTPC / BHEL                                    | U-3 | 660 | Feb-19 | Mar-22 | 14367      | 14367      | Delay in start of Civil works due to land acquisition issues. Delay in BHEL supplies related to boiler foundation. Delay in land handover by NTPC to BHEL due to change in main plant area location change in plot plan. Delay in award of ACC package by BHEL. |
| 6   | MP          | Gadarwara STPP/ NTPC /BTG-BHEL                                       | U-2 | 800 | Sep-17 | Dec-19 | 11638.55   | 11638.55   | Work stopped due to agitation by villagers demanding additional compensate in for already acquired land. Delay in balance land acquisition for railway line corridor, slow progress by civil agency (B&R).RoU for MuW pipeline laying.                          |
| 7   | MP          | Khargone STPP/ NTPC/ EPC - L&T                                       | U-1 | 660 | Mar-19 | Jul-19 | 9870.51    | 9870.51    | Broad gauge work from Khandwa to Nimarkheri (Take off point for Railway siding) by Western                                                                                                                                                                      |
| 7   | MP          | Khargone STPP/ NTPC/ EPC - L&T                                       | U-2 | 660 | Sep-19 | Mar-20 | 9870.51    | 9870.51    | Broad gauge work from Khandwa to Nimarkheri (Take off point for Railway siding) by Western                                                                                                                                                                      |
| 8   | Odisha      | Darlipalli STPP/ NTPC / SG- BHEL TG-JSW & Toshiba                    | U-1 | 800 | Feb-18 | Sep-19 | 12532.44   | 12532.44   | Delayed due to balance Land acquisition for railway siding, ROU                                                                                                                                                                                                 |
| 8   | Odisha      | Darlipalli STPP/ NTPC / SG- BHEL TG-JSW & Toshiba                    | U-2 | 800 | Jun-18 | Jun-20 | 12532.44   | 12532.44   | Delayed due to balance Land acquisition for railway siding, ROU                                                                                                                                                                                                 |

| 9   | Rajasthan   | Barsingar TPP ext/NLC/Reliance Infra                          | U-1   |   250 | May-20   | On Hold   | 2112.59   | 2112.59   | GoR had informed that due to increased project cost and time overrun, Rajastan DISCOM will not be in a position to buy the power. NLCIL had replied that delay is due to acquisition of Land for linked Mine by GoR and informed to review the decision. Matter is pending with GoR                     |
|-----|-------------|---------------------------------------------------------------|-------|-------|----------|-----------|-----------|-----------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| 10  | Rajasthan   | Bithnok TPP /NLC/Reliance Infra                               | U-1   |   250 | May-20   | On Hold   | 2196.3    | 2196.3    | GoR had informed that due to increased project cost and time overrun, Rajastan DISCOM will not be in a position to buy the power. NLCIL had replied that delay is due to acquisition of Land for linked Mine by GoR and informed to review the decision. Matter is pending with GoR. PROJECT IS ON HOLD |
| 11  | Telangana   | Telangana STPP St- I / NTPC/SG- BHEL TG- Alstom & Bharatforge | U-1   |   800 | Jan-20   | Aug-20    | 10599     | 10599     | Change in Boiler design w.r.to new environmental norms. Delay in BHEL                                                                                                                                                                                                                                   |
|     |             |                                                               | U-2   |   800 | Jul-20   | Jul-21    |           |           | supply                                                                                                                                                                                                                                                                                                  |
| 12  | TN          | Neyveli New TPP/                                              | U-1   |   500 | Sep-17   | Aug-19    | 5907.11   | 5907.11   | Delayed due to change in design of                                                                                                                                                                                                                                                                      |
|     |             | NLC/BHEL                                                      | U-2   |   500 | Mar-18   | Mar-20    |           |           | foundations(depth) of main plant area and finalisation of civil contractors. Availability of soft water is delayed due to non- completion of erection of HDPE pipes. Delay in Placement of order for outlet channel & structure of CW system. Slow progress of Civil works.                             |
| 13  | UP          | Meja STPP/ JV of NTPC & UPRVUNL/ SG-BGR TG-Toshiba            | U-2   |   660 | Dec-16   | Jun-20    | 10821     | 10821     | Delay in supply of boiler material by M/s BGR due to non-settlement of QSGM between BGR and Hitachi.. Slow progress of main plant civil works.                                                                                                                                                          |

| 14           | UP           | Ghatampur TPP/ JV of NLC & UPRVUNL/ MHPS Boiler Pvt. Ltd.                                                  | U-1          | 660          | Apr-20       | Feb-22       | 17237.8      | 17237.8      | Non sequential material supply                                                                                                                                                                                                                                                                             |
|--------------|--------------|------------------------------------------------------------------------------------------------------------|--------------|--------------|--------------|--------------|--------------|--------------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| 14           | UP           | Ghatampur TPP/ JV of NLC & UPRVUNL/ MHPS Boiler Pvt. Ltd.                                                  | U-2          | 660          | Oct-20       | Aug-23       | 17237.8      | 17237.8      | Non sequential material supply                                                                                                                                                                                                                                                                             |
| 14           | UP           | Ghatampur TPP/ JV of NLC & UPRVUNL/ MHPS Boiler Pvt. Ltd.                                                  | U-3          | 660          | Oct-20       | Feb-23       | 17237.8      | 17237.8      | Non sequential material supply                                                                                                                                                                                                                                                                             |
| 15           | UP           | Tanda TPP St II/ NTPC/ SG: L&T/ TG: Alstom                                                                 | U-1          | 660          | Sep-18       | Sep-19       | 9188.98      | 9188.98      | Balance Land acquisition in main plant & Ash dyke area. Poor mobilisation by civil agency, delay in engineering and supply.                                                                                                                                                                                |
| 15           | UP           | Tanda TPP St II/ NTPC/ SG: L&T/ TG: Alstom                                                                 | U-2          | 660          | Mar-19       | Apr-20       | 9188.98      | 9188.98      | Balance Land acquisition in main plant & Ash dyke area. Poor mobilisation by civil agency, delay in engineering and supply.                                                                                                                                                                                |
| 16           | Jharkand     | Patratu STPP / JV of NTPC & Jharkhand Bidyut Vitran Nigam Ltd.                                             | U-1          | 800          | Dec-21       | May-22       |              |              | Newly started.                                                                                                                                                                                                                                                                                             |
| 16           | Jharkand     | Patratu STPP / JV of NTPC & Jharkhand Bidyut Vitran Nigam Ltd.                                             | U-2          | 800          | Jan-22       | Sep-22       |              |              | Newly started.                                                                                                                                                                                                                                                                                             |
| 16           | Jharkand     | Patratu STPP / JV of NTPC & Jharkhand Bidyut Vitran Nigam Ltd.                                             | U-3          | 800          | Jul-22       | Dec-22       |              |              | Newly started.                                                                                                                                                                                                                                                                                             |
| 17           | Odisha       | Rourkela PP-II Expansion/NTPC-Sail Power Co Ltd (NSPCL)(JV of NTPC & Steel Authority of India (SAIL))/BHEL | U-1          | 250          | Dec-18       | Apr-22       | 1885.13      | 1885.13      | Non sequential material supply. Non sequential planning of project facilities like railway siding, water corridor etc.                                                                                                                                                                                     |
| STATE SECTOR | STATE SECTOR | STATE SECTOR                                                                                               | STATE SECTOR | STATE SECTOR | STATE SECTOR | STATE SECTOR | STATE SECTOR | STATE SECTOR | STATE SECTOR                                                                                                                                                                                                                                                                                               |
| 1            | A.P          | Dr.Narla Tata Rao TPS St- V / APGENCO / BTG- BHEL                                                          | U-1          | 800          | Jun-19       | Feb-20       | 5286.54      | 5286.54      | Newly started.                                                                                                                                                                                                                                                                                             |
| 2            | A.P          | Sri Damodaran Sanjeevaiah TPP St-II / APGENCO /BTG- BHEL                                                   | U-1          | 800          | Mar-19       | Sep-20       | 4276.04      | 6034         | Slow progress due to civil work.                                                                                                                                                                                                                                                                           |
| 3            | Assam        | Namrup CCGT / APGCL / BHEL                                                                                 | ST           | 36.15        | Jan-12       | Dec-19       | 411          | 693.73       | Delay in start and slow progress of of civil works, Termination of civil contractor. Poor soil conditions and heavy monsoon. Delay in supply of material by BHEL & shortage of skilled manpower. Termination of NBPL order. Delay in rearward of civil and Electrical Mechanical & Instrumentation agency. |
| 4            | Gujarat      | Wanakbori TPS Extn. / GSECL SG-Alstom TG-Siemens                                                           | U-8          | 800          | Oct-18       | Oct-19       | 3536.51      | 3536.51      | Due to soil strata a lot of piling (4300numbers) has been done in BTG area. Non-readiness of NDCT (100%) and fly ash disposal. Delay in readiness of TG Deck                                                                                                                                               |

|   5 | Karnataka   | Yelahanka CCPP BY KPCL                         | GT+ST   |   370 | Mar-18   | Oct-19   | 1571.18   | 1571.18   | Delayed due to heavy Rain                                                            |
|-----|-------------|------------------------------------------------|---------|-------|----------|----------|-----------|-----------|--------------------------------------------------------------------------------------|
|   6 | Maharashtra | Bhusawal TPS/MAHAGENCO                         | U-6     |   660 | No data  | No data  | N/A       | N/A       | Newly started                                                                        |
|   7 | Odisha      | Ib valley TPP / OPGCL BTG- BHEL                | U-4     |   660 | Dec-17   | Sep-19   | 11965     | 11965     |                                                                                      |
|   7 | Odisha      | Ib valley TPP / OPGCL BTG- BHEL                | U-4     |   660 | Dec-17   | Sep-19   | 11965     | 11965     | Acquisition of land for railway siding and availability of start-up power.           |
|   9 | Rajasthan   | Suratgarh SCTPP/ RRVUNL / BHEL                 | U-7     |   660 | Sep-16   | Sep-19   | 7920      | 7920      | Slow progress of boiler erection.                                                    |
|   9 | Rajasthan   | Suratgarh SCTPP/ RRVUNL / BHEL                 | U-8     |   660 | Dec-16   | Sep-20   | 7920      | 7920      | Slow progress of boiler erection.                                                    |
|  10 | Telangana   | Bhadradri TPP / TSGENCO/ BHEL                  | U-1     |   270 | Mar-17   | Mar-20   | 5044      | 7290.6    | Work held up due to NGT and Non availability of MoEF clearance.                      |
|  10 | Telangana   | Bhadradri TPP / TSGENCO/ BHEL                  | U-2     |   270 | May-17   | Sep-20   | 5044      | 7290.6    | Work held up due to NGT and Non availability of MoEF clearance.                      |
|  10 | Telangana   | Bhadradri TPP / TSGENCO/ BHEL                  | U-3     |   270 | Jul-17   | Mar-21   | 5044      | 7290.6    | Work held up due to NGT and Non availability of MoEF clearance.                      |
|  10 | Telangana   | Bhadradri TPP / TSGENCO/ BHEL                  | U-4     |   270 | Sep-17   | Sep-22   | 5044      | 7290.6    | Work held up due to NGT and Non availability of MoEF clearance.                      |
|  11 | TN          | Ennore exp. SCTPP (Lanco) / TANGEDCO BTG-LANCO | U-1     |   660 | Jan-18   | Jul-21   | 5421.38   | 5421.38   | Delayed due to LANCO Insolvency problem.                                             |
|  12 | TN          | Ennore SCTPP / TANGEDCO/ BHEL                  | U-1     |   660 | Jan-18   | Jul-21   | 9800      | 9800      | Delayed due to excessive piling in power block area and slow progress of civil work. |
|  12 | TN          | Ennore SCTPP / TANGEDCO/ BHEL                  | U-2     |   660 | Mar-18   | Feb-22   | 9800      | 9800      | Delayed due to excessive piling in power block area and slow progress of civil work. |
|  13 | TN          | North Chennai TPP St-III TANGEDCO / BHEL       | U-1     |   800 | Mar-19   | Jul-20   | 6376      | 6376      | Slow progress due to civil work.                                                     |
|  14 | TN          | Udangudi STPP Stage I/ TANGEDCO, EPC- BHEL     | U-1     |   660 | Feb-21   | Dec-21   | 13076.71  | 13076.705 | Newly started                                                                        |
|  14 | TN          | Udangudi STPP Stage I/ TANGEDCO, EPC- BHEL     | U-2     |   660 | Feb-21   | Jun-22   | 13076.71  | 13076.705 | Newly started                                                                        |
|  15 | TN          | Uppur Super Critical TPP TANGEDCO /BHEL        | U-1     |   800 | Mar-19   | Mar-22   | 12778     | 12778     | Delay in start and slow progress of of civil works. Non sequential material supply   |
|  15 | TN          | Uppur Super Critical TPP TANGEDCO /BHEL        | U-2     |   800 | Oct-19   | Sep-22   | 12778     | 12778     | Delay in start and slow progress of of civil works. Non sequential material supply   |
|  16 | UP          | Harduaganj TPS Exp-II / UPRVUNL/Toshiba JSW    | U-1     |   660 | Jun-19   | Apr-20   | 4826.49   | 4826.49   | Late receipt of MoEF and CC Clearance                                                |

|   17 | Telangana   | Yadadri          | U-1   |   800 | Oct-20   | Oct-20   | 29965   | 29965   | Newly started   |
|------|-------------|------------------|-------|-------|----------|----------|---------|---------|-----------------|
|   17 | Telangana   | TPS/TSGENCO/BHEL | U-2   |   800 | Oct-20   | Oct-20   |         |         |                 |

|                |                |                                                                      | U-3            | 800            | Oct-21         | Oct-21            |                       |                                                                                                                                                       |                                      |
|----------------|----------------|----------------------------------------------------------------------|----------------|----------------|----------------|-------------------|-----------------------|-------------------------------------------------------------------------------------------------------------------------------------------------------|--------------------------------------|
|                |                |                                                                      | U-4            | 800            | Oct-21         | Oct-21            |                       |                                                                                                                                                       |                                      |
|                |                |                                                                      | U-5            | 800            | Oct-21         | Oct-21            |                       |                                                                                                                                                       |                                      |
| 18             | UP             | Jawaharpur STPP/ UPRVUNL/ Doosan                                     | U-1            | 660            | Sep-20         | Mar-21            | 10556.27 10556.27     | Newly started                                                                                                                                         |                                      |
|                |                |                                                                      | U-2            | 660            | Jan-21         | Jul-21            |                       |                                                                                                                                                       |                                      |
| 19             | UP             | Panki TPS Extn./ URVUNL                                              | U-1            | 660            | No data        | No data           | N/A N/A               | Newly started                                                                                                                                         |                                      |
| 20             | UP             | Obra-C STPP/ UPRVUNL/ Doosan                                         | U-1            | 660            | Sep-20         | Apr-21            | 10416 10416           | Slow progress due to civil work.                                                                                                                      |                                      |
|                |                |                                                                      | U-2            | 660            | Dec-20         | Dec-20            |                       |                                                                                                                                                       |                                      |
| PRIVATE SECTOR | PRIVATE SECTOR | PRIVATE SECTOR                                                       | PRIVATE SECTOR | PRIVATE SECTOR | PRIVATE SECTOR | PRIVATE SECTOR    | PRIVATE SECTOR        | PRIVATE SECTOR                                                                                                                                        | PRIVATE SECTOR                       |
| 1              | AP             | Bhavanapadu TPP Ph-I / East Coast Energy Ltd.                        | U-1            | 660            | Oct-13         | Uncertain 6571.94 | 9343.15               | Work remained under suspension                                                                                                                        |                                      |
|                |                | BTG-Chinese                                                          | U-2            | 660            | Mar-14         | Uncertain         |                       | due to MoE&F order for a long After restart works hampered to two cyclones . Agitation State bifurcation. Slow progress work at site due to financial | time. due against of                 |
| 2              | AP             | Thamminapatnam TPP                                                   | U-3            | 350            | May-12         | Dec-20            | 3120                  | Slow progress of Civil works. Due to                                                                                                                  | Slow progress of Civil works. Due to |
|                |                | stage -II / Meenakshi Energy Pvt. Ltd. SG-Cether vessels TG- Chinese | U-4            | 350            | Aug-12         | Mar-21            | (600MW)/ 5005 (700MW) | financial problem, work at remained closed for a long                                                                                                 | site time.                           |
| 3              | Bihar          | Siriya TPP (Jas Infra. TPP) /                                        | U-1            | 660            | Aug-14         | Uncertain         | 11120 11120           | No work is going on at                                                                                                                                | site.                                |
|                |                | JICPL BTG-Chinese                                                    | U-2            | 660            | Dec-14         | Uncertain         |                       | *Commissioning schedule assessed after re-start                                                                                                       | would be work.                       |
|                |                |                                                                      | U-3            | 660            | Apr-15         | Uncertain         |                       |                                                                                                                                                       |                                      |
|                |                |                                                                      | U-4            | 660            | Aug-15         | Uncertain         |                       |                                                                                                                                                       |                                      |
| 4              | Chhattisgarh   | Akaltara TPP                                                         | U-4            | 600            | Apr-13         | Apr-22            | 16190 27080           | Delayed due to                                                                                                                                        | Financial                            |
|                |                | (Naiyara) / KSK Mahandi                                              | U-5            | 600            | Aug-13         | Uncertain         |                       | Constraints                                                                                                                                           |                                      |
|                |                | Power Company Ltd./ Chinese                                          | U-6            | 600            | Dec-13         | Uncertain         |                       |                                                                                                                                                       |                                      |

|   5 | Chhattisgarh   | Binjkote TPP/ SKS Power Generation (Chhattisgarh) Ltd. SG-Cethar Vessels TG- Harbin China   | U-3   |   300 | Mar-14   | Uncertain   |    5058 |     7940 | Work yet to start. Delay in balance land acquisition for ash dyke.                                                                                                                                                   |
|-----|----------------|---------------------------------------------------------------------------------------------|-------|-------|----------|-------------|---------|----------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|   5 | Chhattisgarh   | Binjkote TPP/ SKS Power Generation (Chhattisgarh) Ltd. SG-Cethar Vessels TG- Harbin China   | U-4   |   300 | Jun-14   | Uncertain   | 5058    |  7940    | Work yet to start. Delay in balance land acquisition for ash dyke.                                                                                                                                                   |
|   6 | Chhattisgarh   | Lanco Amarkantak TPP-II/ LAP Pvt. Ltd. BTG-DEC                                              | U-3   |   660 | Jan-12   | Uncertain   | 6886    | 10815.2  | Delay in acquisition of land for water system. Presently work is going slow at site due to financial problems.                                                                                                       |
|   6 | Chhattisgarh   | Lanco Amarkantak TPP-II/ LAP Pvt. Ltd. BTG-DEC                                              | U-4   |   660 | Mar-12   | Uncertain   | 6886    | 10815.2  | Delay in acquisition of land for water system. Presently work is going slow at site due to financial problems.                                                                                                       |
|   7 | Chhattisgarh   | Singhitarai TPP / Athena Chhattisgarh Power Ltd. BTG -DECL                                  | U-1   |   600 | Nov-14   | Uncertain   | 6200    |  8443.79 | Delay in land acquisition. Slow progress of Boiler & TG erection. Delay due to financial problems.                                                                                                                   |
|   7 | Chhattisgarh   | Singhitarai TPP / Athena Chhattisgarh Power Ltd. BTG -DECL                                  | U-2   |   600 | Feb-15   | Uncertain   | 6200    |  8443.79 | Delay in land acquisition. Slow progress of Boiler & TG erection. Delay due to financial problems.                                                                                                                   |
|   8 | Chhattisgarh   | Salora TPP / Vandana Vidyut/ BTG-Cether Vessles                                             | U-2   |   135 | Sep-11   | Uncertain   | 1458.44 |  1458.44 | Delay in commissioning of unit-1. Agitation by villagers at site. Delay in supply of BTG and CHP material. Non cooperation of BTG supplier in commissioning activities. Acquisition for railway siding and ash pond. |
|   9 | Chhattisgarh   | Deveri (Visa) TPP / Visa Power Ltd. BTG-BHEL                                                | U-1   |   600 | Aug-13   | Uncertain   | 2618.7  |  3930    | Order of AHP, Fire protection system, AC & ventilation system, LT/Ht switchgear, cables, air compressor, LT transformers, station, GT & unit transformer not yet placed. Work is on hold due to financial crunch.    |
|  10 | Jharkhand      | Matrishri Usha TPP Ph-I / Corporate Power Ltd. EPC-BHEL                                     | U-1   |   270 | Apr-12   | Uncertain   | 2900    |  2900    | Law and order problem. Delay in supply of BTG equipment. Delay in readiness of transmission line due to forest clearance. Work held up due to financial problems since Nov, 12.                                      |
|  10 | Jharkhand      | Matrishri Usha TPP Ph-I / Corporate Power Ltd. EPC-BHEL                                     | U-2   |   270 | May-12   | Uncertain   | 2900    |  2900    | Law and order problem. Delay in supply of BTG equipment. Delay in readiness of transmission line due to forest clearance. Work held up due to financial problems since Nov, 12.                                      |
|  11 | Jharkhand      | Matrishri Usha TPP Ph-II / Corporate Power Ltd. EPC-BHEL                                    | U-3   |   270 | Oct-12   | Uncertain   | 3182    |  3182    | Law and order problem and delay in supply of BTG material. Work is held up due to financial problems at site. *Commissioning schedule would be assessed after re-start of work.                                      |
|  11 | Jharkhand      | Matrishri Usha TPP Ph-II / Corporate Power Ltd. EPC-BHEL                                    | U-4   |   270 | Jan-13   | Uncertain   | 3182    |  3182    | Law and order problem and delay in supply of BTG material. Work is held up due to financial problems at site. *Commissioning schedule would be assessed after re-start of work.                                      |
|  12 | Jharkhand      | Tori TPP Ph-I / Essar Power Ltd. BTG-China                                                  | U-1   |   600 | Jul-12   | Uncertain   | 5700    |  5700    | Law and order problem. Delay in start of civil work & slow progress of works. Delay in MOEF clearance for Unit-2. Work held up after cancellation of earlier allotted coal blocks.                                   |
|  12 | Jharkhand      | Tori TPP Ph-I / Essar Power Ltd. BTG-China                                                  | U-2   |   600 | Sep-12   | Uncertain   | 5700    |  5700    | Law and order problem. Delay in start of civil work & slow progress of works. Delay in MOEF clearance for Unit-2. Work held up after cancellation of earlier allotted coal blocks.                                   |
|  13 | Jharkhand      | Tori TPP Ph-II / Essar Power Ltd.                                                           | U-3   |   600 | Dec-15   | Uncertain   | 2500    |  2500    | Law and order problem. Delay in start of civil work & slow progress of works. Delay in MOEF clearance for Unit-2. Work held up after cancellation of earlier allotted coal blocks.                                   |

|   14 | Maharashtra   | Amravati TPP Ph-II / Ratan India Power Pvt. Ltd. BTG-BHEL                 | U-1   |   270 | Jul-14   | Uncertain   |   6646 |   6646 | No Work is going on at site due to financial problems. *Commissioning schedule would be assessed after re-start of work.                                                                                                                                             |
|------|---------------|---------------------------------------------------------------------------|-------|-------|----------|-------------|--------|--------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|   14 | Maharashtra   | Amravati TPP Ph-II / Ratan India Power Pvt. Ltd. BTG-BHEL                 | U-2   |   270 | Sep-14   | Uncertain   |   6646 |   6646 | No Work is going on at site due to financial problems. *Commissioning schedule would be assessed after re-start of work.                                                                                                                                             |
|   14 | Maharashtra   | Amravati TPP Ph-II / Ratan India Power Pvt. Ltd. BTG-BHEL                 | U-3   |   270 | Nov-14   | Uncertain   |   6646 |   6646 | No Work is going on at site due to financial problems. *Commissioning schedule would be assessed after re-start of work.                                                                                                                                             |
|   14 | Maharashtra   | Amravati TPP Ph-II / Ratan India Power Pvt. Ltd. BTG-BHEL                 | U-4   |   270 | Jan-15   | Uncertain   |   6646 |   6646 | No Work is going on at site due to financial problems. *Commissioning schedule would be assessed after re-start of work.                                                                                                                                             |
|   14 | Maharashtra   | Amravati TPP Ph-II / Ratan India Power Pvt. Ltd. BTG-BHEL                 | U-5   |   270 | Mar-15   | Uncertain   |   6646 |   6646 | No Work is going on at site due to financial problems. *Commissioning schedule would be assessed after re-start of work.                                                                                                                                             |
|   15 | Maharashtra   | Lanco Vidarbha TPP / LVP Pvt. Ltd. EPC-LANCO                              | U-1   |   660 | Jul-14   | Uncertain   |   6936 |  10433 | work at site put on hold due to financial problems                                                                                                                                                                                                                   |
|   15 | Maharashtra   | Lanco Vidarbha TPP / LVP Pvt. Ltd. EPC-LANCO                              | U-2   |   660 | Nov-14   | Uncertain   |   6936 |  10433 | work at site put on hold due to financial problems                                                                                                                                                                                                                   |
|   16 | Maharashtra   | Nasik TPP Ph-II / Ratan India Nasik Power Pvt. Ltd. BTG- BHEL             | U-1   |   270 | Apr-13   | Uncertain   |   6789 |   6789 | No Work is going on at site due to financial problems. May slip to 13th plan. *Commissioning schedule would be assessed after re-start of work.                                                                                                                      |
|   16 | Maharashtra   | Nasik TPP Ph-II / Ratan India Nasik Power Pvt. Ltd. BTG- BHEL             | U-2   |   270 | Jun-13   | Uncertain   |   6789 |   6789 | No Work is going on at site due to financial problems. May slip to 13th plan. *Commissioning schedule would be assessed after re-start of work.                                                                                                                      |
|   16 | Maharashtra   | Nasik TPP Ph-II / Ratan India Nasik Power Pvt. Ltd. BTG- BHEL             | U-3   |   270 | Aug-13   | Uncertain   |   6789 |   6789 | No Work is going on at site due to financial problems. May slip to 13th plan. *Commissioning schedule would be assessed after re-start of work.                                                                                                                      |
|   16 | Maharashtra   | Nasik TPP Ph-II / Ratan India Nasik Power Pvt. Ltd. BTG- BHEL             | U-4   |   270 | Oct-13   | Uncertain   |   6789 |   6789 | No Work is going on at site due to financial problems. May slip to 13th plan. *Commissioning schedule would be assessed after re-start of work.                                                                                                                      |
|   16 | Maharashtra   | Nasik TPP Ph-II / Ratan India Nasik Power Pvt. Ltd. BTG- BHEL             | U-5   |   270 | Dec-13   | Uncertain   |   6789 |   6789 | No Work is going on at site due to financial problems. May slip to 13th plan. *Commissioning schedule would be assessed after re-start of work.                                                                                                                      |
|   17 | Maharashtra   | Bijora Ghanmukh TPP / Jinbhuvish Power Generation Pvt. Ltd. / BTG-Chinese | U-1   |   300 | Dec-16   | Uncertain   |   3189 |   3450 | Delay due to change in capacity from 2x250 MW to 2x300 MW                                                                                                                                                                                                            |
|   17 | Maharashtra   | Bijora Ghanmukh TPP / Jinbhuvish Power Generation Pvt. Ltd. / BTG-Chinese | U-2   |   300 | Mar-17   | Uncertain   |   3189 |   3450 | Delay due to change in capacity from 2x250 MW to 2x300 MW                                                                                                                                                                                                            |
|   18 | Maharashtra   | Shirpur TPP ,Shirpur Power Pvt. Ltd.-BHEL                                 | U-2   |   150 | Apr-15   | Uncertain   |   2413 |   2413 | Delay in start up Power, No PPA, No Coal linkage, Financial constraints.                                                                                                                                                                                             |
|   19 | MP            | Gorgi TPP / D.B. Power (MP) Ltd. BTG-BHEL                                 | U-1   |   660 | Jun-13   | Uncertain   |   3941 |   3941 | Order for main plant equipment has been placed. Work is on hold. *Commissioning schedule would be assessed after re-start of work.                                                                                                                                   |
|   21 | Odisha        | Ind Barath TPP (Odisha) / Ind Barath /BTG-Cethar Vessels                  | U-2   |   350 | Dec-11   | Uncertain   |   3150 |   4001 | Delay due to heavy rains. Delay in readiness of transmission line for start up power. Commissioning problems such as change of firing guns of boiler and change in bypass valve.                                                                                     |
|   22 | Odisha        | KVK Nilanchal TPP/ KVK Nilanchal / BTG-Harbin China                       | U-1   |   350 | Dec-11   | Uncertain   |   4990 |   6000 | Initially delayed due to chimney clearance and law & order problem. Work was held up due to stay by Hon'ble High Court of Orissa. Hon'ble High Court has given order dated: 20.05.14 to start the work. Delay in approval of revised cost of the project by lenders. |
|   22 | Odisha        | KVK Nilanchal TPP/ KVK Nilanchal / BTG-Harbin China                       | U-2   |   350 | Feb-12   | Uncertain   |   4990 |   6000 | Initially delayed due to chimney clearance and law & order problem. Work was held up due to stay by Hon'ble High Court of Orissa. Hon'ble High Court has given order dated: 20.05.14 to start the work. Delay in approval of revised cost of the project by lenders. |
|   22 | Odisha        | KVK Nilanchal TPP/ KVK Nilanchal / BTG-Harbin China                       | U-3   |   350 | Feb-12   | Uncertain   |   4990 |   6000 | Initially delayed due to chimney clearance and law & order problem. Work was held up due to stay by Hon'ble High Court of Orissa. Hon'ble High Court has given order dated: 20.05.14 to start the work. Delay in approval of revised cost of the project by lenders. |

|   23 | Odisha   | Lanco Babandh TPP / LBP Ltd./ BTG-Chinese                                                 | U-1   |   660 | Apr-13   | Uncertain   |   6930 |   10430 | Delay in land acquisition. work is going slow at site due to financial problem.                              |
|------|----------|-------------------------------------------------------------------------------------------|-------|-------|----------|-------------|--------|---------|--------------------------------------------------------------------------------------------------------------|
|   23 | Odisha   | Lanco Babandh TPP / LBP Ltd./ BTG-Chinese                                                 | U-2   |   660 | Aug-13   | Uncertain   |   6930 |   10430 | Delay in land acquisition. work is going slow at site due to financial problem.                              |
|   24 | Odisha   | Malibrahmani TPP / MPCL/ BTG- BHEL                                                        | U-1   |   525 | Dec-12   | Uncertain   |   5093 |    6330 | Delay in land acquisition and delay in supply of TG hall structures. Slow progress due to financial problem. |
|   24 | Odisha   | Malibrahmani TPP / MPCL/ BTG- BHEL                                                        | U-2   |   525 | Feb-13   | Uncertain   |   5093 |    6330 | Delay in land acquisition and delay in supply of TG hall structures. Slow progress due to financial problem. |
|   25 | TN       | Tuticorin TPP (Ind- Barath) / IBPIL / BTG-Chinese                                         | U-1   |   660 | May-12   | Uncertain   |   3595 |    3595 | Late start and slow progress of civil works and delay in supply of boiler structural material at site.       |
|   26 | TN       | Tuticorin TPP St-IV / SEPC/ EPC- MEIL (BTG-BHEL)                                          | U-1   |   525 | Sep-18   | Dec-20      |   3514 |    3514 | Slow progress in BoP areas, Delay in award of interconnection and transmission facility.                     |
|   27 | WB       | Hiranmaye Energy Ltd (India Power corporation (Haldia) TPP / Haldia Energy Ltd/ BTG-BHEL. | U-3   |   150 | May-16   | Uncertain   |   2656 |    3307 | MoEF Moratorium for no construction activity in haldia and asansol industrial area in WB                     |

****************