Lok Sabha Question No. 1968 (UNSTARRED), answered on 2020-09-22
Subject: Road Projects in Bihar
Ministry: ROAD TRANSPORT AND HIGHWAYS
Asked by: Veena Devi

## be pleased to state:

- (a) the details of the road projects sanctioned by the Government during the last three years in the State of Bihar;
- (b) the  present  status  thereof  along  with  the  time  limit  set  for completion of the same; and
- (c) the details of the projects that have not met the respective time limit?

## ANSWER

THE MINISTER OF STATE IN THE MINISTRY OF ROAD TRANSPORT AND HIGHWAYS

[GEN. (DR.) V.K. SINGH (RETD.)]

- (a) to (c) The details of projects sanctioned during last 3 years in the State of Bihar and status thereof are enclosed at Annexure.

## GOVERNMENT OF INDIA

## MINISTRY OF ROAD TRANSPORT AND HIGHWAYS

## LOK SABHA

## UNSTARRED QUESTION NO. 1968 ANSWERED ON 22 nd  SEPTEMBER, 2020

## ROAD PROJECTS IN BIHAR

†*1968. Hon'ble MP Shrimati Veena Devi

## Will the Minister of ROAD TRANSPORT AND HIGHWAYS

lM+d ifjogu vkSj jktekxZ ea=h

## Annexure

|   Sl. No. | NH No.   | Name of Project                                                                                                                                                         | Length (Km)   |   TPC (in crores) | Schedule completion as per contract   | Present status      | Delay status   |
|-----------|----------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------------|-------------------|---------------------------------------|---------------------|----------------|
|         1 | 327 E    | Construction of High level New RCC Bridge (5x11eff) in replacement of existing old narrow and damaged bridge no. 135/1 in km 135 of NH- 327E (job-327E-BR-2017- 18/919) | Bridge        |              7.38 | 09.11.2019                            | work is in progress | Delayed        |
|         2 | 333      | Construction of RCC Minor bridge in km 02, km 14, km 40 and km 43 of NH-333 (Job-333- BR-2017-18/915)                                                                   | Bridge        |             23.5  | 08.02.2022                            | work is in progress | -              |
|         3 | 333A     | Widening/ Strengthening from km 179.00 to 198.93 of NH- 333A (Job NO.333A-BR-2017- 18/916) (Banka-BR/JHR border)                                                        | 19.93         |             52.4  | 02.11.2019                            | work is in progress | Delayed        |
|         4 | 101      | W & S work in km 0.00 to 14.50 of NH-101.                                                                                                                               | 13            |             68.48 | 28.11.2019                            | work is in progress | Delayed        |
|         5 | 101      | W & S work in km 31.00 to 45.00 of NH-101. Job no. 101- BR-2017-18/911                                                                                                  | 15            |             82.18 | 06.08.2020                            | work is in progress | Delayed        |
|         6 | 327E     | Strengthening from 194.01 to 227.11 of NH-327E                                                                                                                          | 33.1          |             34.69 | 25.02.2019                            | work is in progress | Delayed        |
|         7 | 333      | Widening/ Strengthening from km 115.00 (Tola Kurwa) to 141.050 (Bishunpur) of NH-333 (Job NO.333-BR-2017-18/917)                                                        | 26.5          |             95.77 | 17.02.2020                            | work is in progress | Delayed        |
|         8 | 327E     | Strengthening and widening to 2 lane with paved shoulder from km 112.00 to 136.440 (Gitawas-Raniganj JVC Canal) of NH-327E                                              | 24.385        |            100.44 | 09.05.2020                            | work is in progress | Delayed        |
|         9 | 120      | Strengthening & Widening from km 142.050 to 167.465 (Goh- Daudnagar) of NH-120. Job no. 120-BR-2017-18/913                                                              | 25.415        |            115.1  | 12.03.2021                            | work is in progress | -              |

| 10 219   | Strengthening & Widening from km 0.00 to 10.80 of NH-219                                                                                     | 10.8   | 67.13             | 28.11.2020          | work is in progress                                       | -   |
|----------|----------------------------------------------------------------------------------------------------------------------------------------------|--------|-------------------|---------------------|-----------------------------------------------------------|-----|
| 120      | 2 lane with paved shoulder from km 103.865 to 142.050 37.885                                                                                 |        | 153.24 11.01.2021 | work is in progress | -                                                         | 11  |
| 12 120   | Strengthening and widening to 2 lane with paved shoulder from km 181.465 to 201.665 of NH-120 (job-120-BR-2017- 18/922)Nasriganj -Vikramganj | 20.2   | 95.3              |                     | Retender and work likely to be awarded in September 2020. | -   |
| 13 333A  | Minor Bridge at km 44/2 on item Rate                                                                                                         | Bridge | 2.34              |                     | Completed                                                 | -   |
| 14 327 E | Construction of ROB in km 194 (LC no. 53B/T-2) of NH 327E                                                                                    | ROB    | 77.07             | 15.05.2022          | work is in progress                                       | -   |
| 15 327A  | Construction of ROB in km 24 (LC no. 77A) of NH 327A                                                                                         | ROB    | 50.59             | 15.11.2021          | work is in progress                                       | -   |
| 16 327E  | Construction of High level New RCC Bridge at km 81.00 of NH- 327E on EPC Mode (Job no. NH-327E-BR-2018-19/4)                                 | Bridge | 12.89             | 17.05.2021          | work is in progress                                       | -   |
| 17 327E  | Construction of Major bridge over Bhangia River at km 86.936 of NH-327E & its approaches on EPC mode                                         | Bridge | 15.69             | 21.05.2021          | work is in progress                                       | -   |
| 18 110   | Construction of RCC Bridge at km 61/247, 61/650 & km 64 of NH-110 on EPC mode in the State of Bihar.                                         | Bridge | 15.22             | 05.12.2021          | work is in progress                                       | -   |
| 19 19    | Strengthening and Raising of NH-19 (Chapra-Manjhi section) from km 129 to 135 & from km 139 to 143 .                                         | 9.218  | 16.34             | 06.11.2020          | work is in progress                                       | -   |
| 20 219   | shoulder and strengthening from km 19.860 to 38.060 ( Length- 18.200) of NH-219 on                                                           | 18.2   | 95.87             | 07.05.2021          | work is in progress                                       | -   |

|   21 | 101   | Widening to 2 lane with paved shoulder and strengthening from km 45.00 to 65.00 (design length- 18.990) of NH-101 (New NH-331) on EPC Mode                                                                           | 19     |   88.42 | 14.07.2021   | work is in progress                                     | -   |
|------|-------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------|---------|--------------|---------------------------------------------------------|-----|
|   22 | 28B   | Strengthening and including improvement of geometrics work from km 97 to km 104.20 of NH-28B (New NH-727 on EPC mode.                                                                                                | 7.2    |    9.72 | 16.10.2020   | work is in progress                                     | -   |
|   23 | 28B   | Strengthening and including improvement of geometrics work from km 104.20 to km 110 of NH-28B (New NH-727) on EPC mode.                                                                                              | 5.8    |   16.59 | 16.01.2021   | work is in progress                                     | -   |
|   24 | 19    | Construction of a new 4 lane (Parallel to existing MG Setu) with its approaces from km 0.00 to km 14.500 across river Ganga on NH-19 at Patna on EPC basis                                                           | 14.5   | 2926.42 |              | Work awarded and LOA issued on 04.09.2020               | -   |
|   25 | 106   | construction of a new 4 lane Major Bridge across River Kosi at Phulaut including Rehabilitation and upgradation of existing Birpur-Bihpur Section of NH-106 from km 106 to 136 to 2- Lane Paved shoulder on EPC mode | 30     | 1478.4  |              | Technical bid is under evaluation                       | -   |
|   26 | 333   | Construction of RCC Bridge at km 112 of NH-333 on EPC mode                                                                                                                                                           | Bridge |   24.47 |              | Yet to be awarded. Stage-I forest clearance is awaited. | -   |
|   27 | 333   | Strengthening of Road from km 91.00 to 115.00 of NH-333 on EPC mode                                                                                                                                                  | 24     |   32.72 | 17.01.2021   | work is in progress                                     | -   |
|   28 | 103   | Strengthening work from Km 0.00 (Paswan chowk) to 58.450 (Mushrigharari) of NH-103 (New no-322) on EPC Mode                                                                                                          | 55.5   |   75.52 | 10.11.2021   | work is in progress                                     | -   |
|   29 | 333   | Strengthening work in Km 75.25 to 91.00 of NH-333 on EPC Mode                                                                                                                                                        | 15.75  |   27.16 | 04.12.2020   | work is in progress                                     | -   |
|   30 | 227A  | Strengthening work from km 0.00 to km 36.50 (Mehrauna UP Border to Siwan) of NH-227A on EPC                                                                                                                          | 36.5   |   42.51 | 10.05.2021   | work is in progress                                     | -   |

|   31 | 333A         | Strengthening work in Km 0.00 to 34.00 of NH-333A on EPC Mode                                                                        |     34 |   35.27 | 01.06.2021   | work is in progress                    | -       |
|------|--------------|--------------------------------------------------------------------------------------------------------------------------------------|--------|---------|--------------|----------------------------------------|---------|
|   32 | 333A         | Strengthening work in Km 35.00 to 64(P) of NH-333A on EPC mode                                                                       | 29.25  |   30.48 | 01.06.2021   | work is in progress                    | -       |
|   33 | 333A         | Strengthening work in km 123.00 to 142.00 of NH-333A on EPC Mode                                                                     | 19     |   19.86 | 14.03.2021   | work is in progress                    | -       |
|   34 | 33           | Strengthening work in Km 53.00 to 89.00 of NH-33(old NH-110) on EPC mode                                                             | 36     |   34.88 | 20.08.2021   | work is in progress                    | -       |
|   35 | 333          | Strengthening work in Km 38.84 to 59.00 Of NH-333 on EPC mode.                                                                       | 20.16  |   26.79 | -            | Work awarded, LoA issued on 20.07.2020 | -       |
|   36 | 227A         | Strengthening work of NH 227A (Part) from Chakia (NH-28) to Lalachhapra chowk via Kesariya from km 118.040 to km 142.756 on EPC mode | 24.716 |   25.11 | -            | Work awarded, LoA issued on 19.09.2020 |         |
|   37 | 231          | Maheshkunt -Saharsa-Purnea Pkg II                                                                                                    | 87.96  |  736.01 | 11.12.2020   | work is in progress                    | -       |
|   38 | 922          | Bhojpur Buxar section of NH-84 from km.27.37 to km. 75.00                                                                            | 47.9   |  681.67 | 16.10.2020   | work is in progress                    | -       |
|   39 | 231          | Maheshkunt-Saharsa-Purnea (Pkg I) km 0.00 to km. 90.00 of NH-107                                                                     | 90     |  644.5  | 19.12.2021   | work is in progress                    | -       |
|   40 | 527C         | 2L PS of Majhauli to Charout section from km. 0.00 to km. 63.655                                                                     | 63.66  |  537.17 | 04.11.2021   | work is in progress                    | -       |
|   41 | 31           | 2nd Flyover (LCW) Parallel to Existing Flyover in Kishanganj Town                                                                    |  3.18  |  129.2  | 28.06.2020   | work is in progress                    | Delayed |
|   42 | 28A and 527D | Balance Work of Piprakothi- Motihari-Raxaul on NH-28A                                                                                | 68.6   |  333.61 | 27.02.2020   | work is in progress                    | Delayed |
|   43 | 31           | Bakhtiyarpur (Km 153.300) to Mokama (Km 197.900)                                                                                     | 44.6   |  878.94 | 31.12.2020   | work is in progress                    | -       |
|   44 | 31           | Aunta - Simaria including Ganga Bridge                                                                                               |  8.15  | 1161    | 26.02.2022   | work is in progress                    | -       |
|   45 | 922          | Koilwar Bhojpur from km. 137.375 of NH- 30 to km. 27.37 of NH-84                                                                     | 43.85  |  825.17 | 02.01.2020   | work is in progress                    | Delayed |

|   46 | 333B   | Construction of Approach Road to Rail-cum- Road Bridge across river Ganga at Munger Ghat ( NH-333 B)   |   14.52 |   239.16 | 28.05.2021   | work is in progress   | -   |
|------|--------|--------------------------------------------------------------------------------------------------------|---------|----------|--------------|-----------------------|-----|
|   47 | 527 A  | Umagaon-Saharsa (Package-IV) Koshi Bridge & approach Road - (Bheja-Bakaur)                             |    13.3 |    55.09 | 11.02.2023   | work is in progress   | -   |

*****