Lok Sabha Question No. 5408 (UNSTARRED), answered on 2019-07-25
Subject: Construction of NH-7 and NH-75
Ministry: ROAD TRANSPORT AND HIGHWAYS
Asked by: Ganesh Singh

be pleased to state:

- (a) the present status of the construction of National Highways (NHs) Nos. 7 and 75;
- (b) whether the time-frame set for  the process of tender has been followed with  regard to these NHs;
- (c) if so, the details thereof and if not, the reasons therefor;
- (d) whether a high level enquiry has been conducted with regard to the construction work   of NH-75 and if so, the details and the outcome thereof; and
- (e) the  details  and  the  present  status  of  work  on  the  approved  NH  projects  from  Ayodhya  to Chitrakoot, Maiher, Satna, Semariya, Sirmaur, Allahabad, Nagod to Damoh ?

## ANSWER

## THE MINISTER OF ROAD TRANSPORT AND HIGHWAYS

## (SHRI NITIN JAIRAM GADKARI)

- (a) The present status of the construction of National Highways (NHs) Nos. 7 and 75 are at Annexure-I
- (b) & (c) The tender process has been followed as per Request for Proposal (RFP) documents.
- (d) No Sir.
- (e) This Ministry is primarily responsible for development and maintenance of NHs  and development of state roads are the responsibility of the concerned state governments. The details and present status of the  work  on  approved  NH  project  from  Ayodhya  to  Chitrakoot,  Maiher,  Satna,  Semariya  Sirmaur, Allahabad, Nagod to Damoh are Annexure-II

## GOVERNMENT OF INDIA MINISTRY OF ROAD TRANSPORT AND HIGHWAYS

## LOK SABHA

## UNSTARRED QUESTION No. 5408

ANSWERED ON 25 TH   JULY, 2019

## CONSTRUCTION OF NH-7 AND NH-75

## 5408.   SHRI GANESH SINGH:

## Will the Minister of ROAD TRANSPORT AND HIGHWAYS

## सड़क परिवहन औि िाजमार्ग मंत्री

ANNEXURE REFERRED TO IN REPLY TO PART (a) OF LOK SABHA UNSTARRED QUESTION NO.  5408  FOR  ANSWER  ON  25.07.2019  ASKED  BY  SHRI  GANESH  SINGH  REGARDING CONSTRUCTION OF NH-7 AND NH-75.

## Present Status of Construction of National Highways Nos 7 and 75

|   Sl. No. | Name of the Project                                                                                                                                                                                                                  | State          | NH No.       |   Length (Km.) | Present Status / Physical Progress (%)   |
|-----------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------|--------------|----------------|------------------------------------------|
|         1 | Construction of Churhat Bypass including Tunnel & Aqueduct on Rewa-Sidhi section of NH-75E from Km 33/200 to Km 55/400, in the state of MP on HAM mode                                                                               | Madhya Pradesh | 75E (New 39) |         15.35  | 21.45 %                                  |
|         2 | Four Laning of Rewa-Katni- Jabalpur section of NH-7 (from Km 242.600 to Km 311.000) (Package-I) on EPC basis.                                                                                                                        | Madhya Pradesh | 7            |         69.185 | 84.00 %                                  |
|         3 | Four laning of Rewa-Katni- Jabalpur section of NH-7 from km 311.000 to km 359.500 and km 378.500 to km 397.000 (Package-II) on EPC basis.                                                                                            | Madhya Pradesh | 7            |         69.072 | 93.50 %                                  |
|         4 | Four laning of Rewa-Katni- Jabalpur section of NH-7 from km 397.000 to km 465.500 (Package-IV) on EPC basis.                                                                                                                         | Madhya Pradesh | 7            |         68.259 | 90.15 %                                  |
|         5 | Four laning of Jabalpur- Lakhnadon section of NH-7 from km 465.500 to km 546.425 on EPC basis.                                                                                                                                       | Madhya Pradesh | 7            |         80.82  | 76.25 %                                  |
|         6 | Four laning of Lakhnadon-Seoni section from km 551+600 to 553+100, km 557+400 to km km 557+800. Km 558+930 to km 562+450 and km 563+760 to km 567+550 (left out stretches) of NH-7 on EPC basis.                                     | Madhya Pradesh | 7            |         28.7   | 35.57 %                                  |
|         7 | Four laning of Jhansi-Khajuraho section (Package-I) on HAM mode                                                                                                                                                                      | Madhya Pradesh | NH-76/75     |         76.3   | 34.25 %                                  |
|         8 | Four laning of Jhansi-Khajuraho section (Package-II) on HAM mode                                                                                                                                                                     | Madhya Pradesh | NH-76/75     |         85.4   | 45.85 %                                  |
|         9 | Balance work of Gwalior-Jhansi Section of NH-75 in the State of UP and MP on Item Rate.                                                                                                                                              | Madhya Pradesh | NH-75        |         82.455 | 46.00 %                                  |
|        10 | Construction of 4-Lane existing road from Simariya Tekri to Haripura Tiraha road from Km. 41/8 to Km. 50/10 of NH-75 (Length 9.2Km.) at Dabra Town and Jaurasi Mandir approach Road from Km. 22/4 to Km. 23/6 of NH-75 on EPC basis. | Madhya Pradesh | NH-75        |         10.3   | 65.00 %                                  |

|   Sl. No. | Name of the Project                                                                                                                                                                                                                                                                                                                                                                                                                           | State          | NH No.        |   Length (Km.) | Present Status / Physical Progress (%)                                |
|-----------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------|---------------|----------------|-----------------------------------------------------------------------|
|        11 | Two lane Katni Bypass                                                                                                                                                                                                                                                                                                                                                                                                                         | Madhya Pradesh | 7             |         17.65  | Completed                                                             |
|        12 | Rewa- MP/UP Border (Hanumana)                                                                                                                                                                                                                                                                                                                                                                                                                 | Madhya Pradesh | 7             |         89.23  | Completed                                                             |
|        13 | Two lane paved shoulder Bameeta- Satna                                                                                                                                                                                                                                                                                                                                                                                                        | Madhya Pradesh | 75            |         97.84  | 59.00%                                                                |
|        14 | Four laning of Satna- Bela                                                                                                                                                                                                                                                                                                                                                                                                                    | Madhya Pradesh | 75            |         47.04  | 57.00%                                                                |
|        15 | Four laning of Sidhi- Singrauli                                                                                                                                                                                                                                                                                                                                                                                                               | Madhya Pradesh | 75            |        102.6   | 70.00%                                                                |
|        16 | Design, construction, Development, Finance, operation and maintenance of (i) Km 463.600 (A.P/Karnataka border) to Km 524.000 (Avathi Village) operation and maintenance of Km 524.000 (Avathi Village) to Km 527.000 (Nandi crossing) and Km 535.000 (Devanahalli village) to Km 539.000 (Meenukunte village) on NH-7 in the state of Karnataka under North-South corridor (NHDP phase II) on Build, operate and Transfer (BOT) Annuity basis | Karnataka      | 7 (New NH 44) |         61.42  | Completed. FINAL COD issued on 31/3/2017                              |
|        17 | Upgradation of Bangalore - Hyderabad section of NH-7 (KNT-2)                                                                                                                                                                                                                                                                                                                                                                                  | Karnataka      | 7 (New NH 44) |         22.12  | Completed.                                                            |
|        18 | O&M and fee Collection from Silk Board Junction (Bangalore) to TN Border (Hosur)                                                                                                                                                                                                                                                                                                                                                              | Karnataka      | 7 (New NH 44) |         24.35  | Completion Certificate issued on 01.04.2011. This project is underO&M |
|        19 | 4/6-laning of Bangalore - Kolar - Mulabagal section of NH4 from Km.237/0 to Km.318/0                                                                                                                                                                                                                                                                                                                                                          | Karnataka      | 4 (New NH 75) |         79.724 | Completed.                                                            |
|        20 | Mulabagal-Nangli (Karnataka/Andhra Pradesh Border) of NH-4                                                                                                                                                                                                                                                                                                                                                                                    | Karnataka      | 4 (New NH 75) |         22.188 | Completed.                                                            |
|        21 | 4-laning of Hassan to Maranahally section of NH-48 (Package-I)                                                                                                                                                                                                                                                                                                                                                                                | Karnataka      | 48(New NH 75) |         45.14  | Work is under progress.                                               |
|        22 | 4-laning of Addahole (near Gundya) to Bantwal Cross section of NH-48 of NH-48 (Package-II)                                                                                                                                                                                                                                                                                                                                                    | Karnataka      | 48(New NH 75) |         63.05  | Work is under progress.                                               |
|        23 | Widening to 4 lane of Channarayapatna bypass with other project facilities (Package-I)                                                                                                                                                                                                                                                                                                                                                        | Karnataka      | 48(New NH 75) |         10     | Bids invited. Bids opening date is fixed on 26.07.2019                |

|   Sl. No. | Name of the Project                                                            | State         | NH No.        |   Length (Km.) | Present Status / Physical Progress (%)                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                              |
|-----------|--------------------------------------------------------------------------------|---------------|---------------|----------------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|        24 | Widening to 4 lane of Hassan bypass with other project facilities (Package-II) | Karnataka     | 48(New NH 75) |          9     | Bids invited. Bids opening date is fixed on 26.07.2019                                                                                                                                                                                                                                                                                                                                                                                                                                                                                              |
|        25 | 4 laning of Nelamangla - Devihalli section of NH-48 from Km. 28/200 to Km. 110 | Karnataka     | 48(New NH 75) |         80.273 | Project Completed.                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                  |
|        26 | 4 laning of Devihalli - Hassan section of NH-48 from Km. 110.000 to 189.500    | Karnataka     | 48(New NH 75) |         77.23  | Project Completed.                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                  |
|        27 | Varanasi-Dagmagpur Section (Km. 15.100 to 49.100) of NH-7 (Pkg.-I)             | Uttar Pradesh | 7             |         34     | Under Implementation / Appointed date is yet to be declared                                                                                                                                                                                                                                                                                                                                                                                                                                                                                         |
|        28 | Dagmagpur to Lalganj Section (Km. 49.100 to 96.800) of NH-7 (Pkg.-II)          | Uttar Pradesh | 7             |         47.7   | Under Implementation (In progress)                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                  |
|        29 | Lalganj-Hanumana Section (Km. 96.800 to 140.200) of NH-7 (Pkg.-III)            | Uttar Pradesh | 7             |         43.4   | Under Implementation (In progress)                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                                  |
|        30 | Hosur to Kanyakumari                                                           | Tamil Nadu    | 7             |        579.8   | The entire stretch of NH-7 (New NH- 44) falling in the State of Tamil Nadu from Hosur to Kanyakumari for a total length of 579.8 Km has been developed under National Highway Development Project (NHDP). The stretch from Hosur to Krishnagiri has been developed as 6 lane under NHDP Phase-V whereas stretch from Krishnagiri to Kanyakumari has been developed as 4-lane under NHDP Phase-II (North- South Corridor). The complete stretch of NH-7 (New NH-44) falling in the State of Tamil Nadu is presently under operation and maintenance. |

|   Sl. No. | Name of the Project                                                                                                           | State       |   NH No. | Length (Km.)   | Present Status / Physical Progress (%)                                                                                                                                                                                                                                                                   |
|-----------|-------------------------------------------------------------------------------------------------------------------------------|-------------|----------|----------------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|        31 | MP/MH Border to MH/TL Border                                                                                                  | Maharashtra |        7 | 225 km         | Already completed.                                                                                                                                                                                                                                                                                       |
|        32 | 4-Laning of Km 0.00 to Km 34.00 Kutchery Chowk -Ranchi- Piskamorr-Bijupara of NH-75 (00.000 to 34.000) (EPC mode) - Package I | Jharkhand   |       75 | 34 km          | The project package awarded by NHAI in March,2017 and provisional completion for the project package has been issued in June, 2019 .                                                                                                                                                                     |
|        33 | 4-Laning of Km 34.00 to Km 55.00 Biju para to Kuru of NH- 75 (EPC mode). Package-II                                           | Jharkhand   |       75 | 21km           | The project package awarded by NHAI in March, 2017 and as on date about 90% physical progress has been achieved by the Contractor                                                                                                                                                                        |
|        34 | Kuru to Nagar untai/ Vindhamganj (UP boarder) from km. 55.00 to km. 260.483 of NH-75                                          | Jharkhand   |       75 | 205.483        | DPR for remaining stretch Kuru to Nagar untai/ Vindhamganj (UP boarder) from km. 55.00 to km. 260.483 of NH-75 have been divided in to 05 packages and are in progress. The tender process will be initiated once DPR of these packages finalized followed with appraisal and approval for the packages. |

ANNEXURE REFERRED TO IN REPLY TO PART (e) OF LOK SABHA UNSTARRED QUESTION NO.  5408  FOR  ANSWER  ON  25.07.2019  ASKED  BY  SHRI  GANESH  SINGH    REGARDING CONSTRUCTION OF NH-7 AND NH-75.

Details and  present status of work on the approved NH projects from Ayodhya to Chitrakoot, Maiher, Satna, Semariya Sirmaur, Allahabad, Nagod to Damoh

|   Sl. No. | Stretches of NHs                 | Details and present status of work                                                                                              |
|-----------|----------------------------------|---------------------------------------------------------------------------------------------------------------------------------|
|         1 | Ayodhya to Chitrakoot            | work of 2 lane with paved shoulder from Km 60.00 to Km. 90.865 on NH-96 (New NH-330) is under progress                          |
|         2 | Chitrakoot- Kothi- Satna- Maiher | At DPR Stage                                                                                                                    |
|         3 | Satna- Semariya- Sirmaur         | Non NH                                                                                                                          |
|         4 | Sirmaur- Allahabad               | At DPR Stage                                                                                                                    |
|         5 | Nagod- Damoh                     | i) work of 2 lane with paved shoulder from Km 0.00 to Km. 66.32 (excluding bypasses) on NH- 943 (Nagod-Pawai) is under progress |
|         5 | Nagod- Damoh                     | ii) work of 2 lane with paved shoulder from Km 77.00 to Km. 108.00 on NH-43 Extn. (Pawai- Amanganj) is under progress           |
|         5 | Nagod- Damoh                     | iii) Amanganj- Damoh is identified as In-principle NH for preparation of DPR.                                                   |

*****