Lok Sabha Question No. 825 (UNSTARRED), answered on 2019-11-21
Subject: IPDS Scheme in Assam
Ministry: POWER
Asked by: Pradyut Bordoloi

## GOVERNMENT OF INDIA MINISTRY OF POWER

## LOK SABHA UNSTARRED QUESTION NO.825 TO BE ANSWERED ON 21.11.2019

## IPDS SCHEME IN ASSAM

## 825.  SHRI PRADYUT BORDOLOI:

Will the Minister of POWER be pleased to state:

- (a) the extent of improvements in generation, transmission and distribution of electricity in the State of Assam post its inclusion under the Integrated Power Development Scheme (IPDS) since the commencement of the scheme in Assam, district-wise;
- (b) the  details  of  proposed  and  completed  work/projects  under  the scheme along with the percentage of work completion in different towns of Assam, district-wise;
- (c) the funds earmarked and allocated under the said scheme; and
- (d) the quantum of funds already released under the said scheme?

## A N S W E R

THE MINISTER OF STATE (INDEPENDENT CHARGE) FOR POWER, NEW & RENEWABLE ENERGY AND THE MINISTER OF STATE FOR SKILL DEVELOPMENT & ENTREPRENEURSHIP

( SHRI  R.K. SINGH)

(a) to (d) :   Government of India launched Integrated Power Development Scheme  (IPDS)  in  December,  2014,  for  extending  financial  assistance against capital expenditure to address gaps in the power sub transmission and distribution networks in urban areas.

The details of major works under IPDS, funds allocated, funds released and progress in the State of Assam, circle-wise are available as Annexure.

Apart  from  the  above  major  works,  Information  Technology (IT), projects worth Rs 26.02 crore, Gas Insulated Substations (GIS) worth Rs. 19.76 crore; Real time data acquisition system (RT-DAS) works worth Rs 4.77 crore have also been sanctioned. Against IT projects, funds to the tune  of  Rs  1.49  crore  have  been  released.  GIS  and  RT-DAS  works  have been awarded.

*************

ANNEXURE ANNEXURE REFERRED TO IN REPLY TO PARTS (a) TO (d) OF UNSTARRED QUESTION NO.825 TO BE ANSWERED IN THE LOK SABHA ON 21.11.2019. *************** Details of progress in various Circles of Assam under IPDS

| Sl. No.   | Circle                          | Sanctions (Rs.cr)   | Disburse- ment (Rs.cr)   | Physical Progress   | Major Works Proposed    | Major Works Proposed   | Major Works Proposed                | Major Works Completed   | Major Works Completed   | Major Works Completed               |
|-----------|---------------------------------|---------------------|--------------------------|---------------------|-------------------------|------------------------|-------------------------------------|-------------------------|-------------------------|-------------------------------------|
|           |                                 |                     |                          |                     | New Sub- Stations (No.) | New Lines (KM)         | New Distribution Transformers (No.) | New Sub- Stations (No.) | New Lines (KM)          | New Distribution Transformers (No.) |
| 1         | Sivsagar                        | 23.16               | 5.91                     | Completed           | -                       | 183.2                  | 40                                  | Completed               | Completed               | Completed                           |
| 2         | Golaghat                        | 40.63               | 9.83                     | 54.71%              | -                       | 297.7                  | 55                                  | -                       | 107.8                   | 30                                  |
| 3         | Tinsukia                        | 27.06               | 6.90                     | 69.90%              | -                       | 232.5                  | 20                                  | -                       | 164.9                   | 11                                  |
| 4         | Dibrugarh                       | 24.74               | 14.11                    | 68.45%              | 1                       | 156                    | 44                                  | -                       | 91                      | 26                                  |
| 5         | Jorhat                          | 83.92               | 20.88                    | 14.27%              | 5                       | 378.5                  | 98                                  | -                       | 51.3                    | 12                                  |
| 6         | Morigaon                        | 9.92                | 2.01                     | Completed           | -                       | 53.45                  | 10                                  | Completed               | Completed               | Completed                           |
| 7         | Tezpur                          | 16.59               | 4.24                     | Completed           | -                       | 123.8                  | 46                                  | Completed               | Completed               | Completed                           |
| 8         | Badarpur                        | 22.26               | 5.67                     | 44.30%              | -                       | 156.8                  | 47                                  | -                       | 95.3                    | 7                                   |
| 9         | Cachar                          | 21.38               | 16.35                    | 69.54%              | -                       | 150                    | 12                                  | -                       | 64                      | -                                   |
| 10        | North Lakhimpur                 | 36.03               | 9.19                     | 65.60%              | 1                       | 260.5                  | 72                                  | -                       | 120                     | 48                                  |
| 11        | Nagaon                          | 48.4                | 12.24                    | 73.82%              | 1                       | 243.5                  | 129                                 | -                       | 148.3                   | 100                                 |
| 12        | Kanch                           | 50.95               | 12.99                    | 65.81%              | -                       | 377.3                  | 60                                  | -                       | 159                     | 17                                  |
| 13        | Rangia                          | 14.44               | 3.02                     | Completed           | -                       | 70.18                  | 31                                  | Completed               | Completed               | Completed                           |
| 14        | Guwahati-II                     | 15.21               | 3.88                     | Completed           | 1                       | 175.1                  | 32                                  | Completed               | Completed               | Completed                           |
| 15        | Bongaigaon                      | 34.30               | 26.24                    | Completed           | -                       | 240.6                  | 62                                  | Completed               | Completed               | Completed                           |
| 16        | Mangaldai                       | 18.39               | 4.62                     | 50.79%              | -                       | 127.3                  | 32                                  | -                       | 28.54                   | 15                                  |
| 17        | Barpeta                         | 50.91               | 32.76                    | 99.40%              | 1                       | 245.6                  | 83                                  | -                       | 223.1                   | 83                                  |
| 18        | Kokrajhar                       | 46.71               | 9.82                     | 85.14%              | -                       | 274.7                  | 79                                  | -                       | 192.5                   | 54                                  |
| 19        | Guwahati                        | 103                 | 23.47                    | 77.13%              | 3                       | 308.9                  | 93                                  | -                       | 198.4                   | 80                                  |
|           | Total                           | 688                 | 224.13                   | 74.17%              | 13                      | 4055.63                | 1045                                |                         |                         | 483                                 |
|           | Project Management Agency (PMA) | 3.44                | 0.60                     |                     |                         |                        |                                     |                         |                         |                                     |
|           | Sub Total                       | 691.44              | 224.73                   |                     |                         |                        |                                     |                         |                         |                                     |

***************