Lok Sabha Question No. 439 (STARRED), answered on 2021-03-25
Subject: Construction of NHs in Haryana
Ministry: ROAD TRANSPORT AND HIGHWAYS
Asked by: Dharambir Singh

be pleased to state:

- (a)  the  details  and  the  present  status  of  National  Highways  (NHs) under construction in Haryana;
- (b)  whether  the  said  NHs  are  progressing  as  per  stipulated  time
- frame;
- (c) if not, the time by which the said NHs are likely to be completed; and
- (d)  the  details  of  the  cuts/underpasses/culverts  provided  on  NH152D, 709E, 334B and NH-11 in Bhiwani and Mahendergarh districts?

## ANSWER

THE MINISTER OF ROAD TRANSPORT AND HIGHWAYS (SHRI NITIN JAIRAM GADKARI)

(a) to (d) A statement is laid on the Table of the House.

## GOVERNMENT OF INDIA

## MINISTRY OF ROAD TRANSPORT AND HIGHWAYS

## LOK SABHA STARRED QUESTION NO. 439 ANSWERED ON 25 th  MARCH, 2021

## CONSTRUCTION OF NATIONAL HIGHWAYS IN HARYANA

*439. SHRI DHARAMBIR SINGH:

Will the Minister of ROAD TRANSPORT AND HIGHWAYS

सड़क परिवहन औि िाजमार्ग मंत्री

STATEMENT REFERRED TO IN REPLY TO PARTS (a) TO (d) OF LOK SABHA STARRED QUESTION NO. 439 ANSWERED ON 25 TH  MARCH, 2021 ASKED BY SHRI DHARAMBIR SINGH REGARDING 'CONSTRUCTION OF NATIONAL HIGHWAYS IN HARYANA'

--------------------------------------------------------------------------------------------------------

(a) The details and the present status of National Highways (NHs) projects under construction in the State of Haryana are at Annex-I. (b) & (c) Yes Sir, out of 40 projects, 31 projects are progressing as per  the  stipulated  time  frame.  However,  9  projects  have  been delayed  due  to  various  reasons  like,  lockdown  due  to  COVID-19 pandemic,  land  acquisition  issues  and  contractor/concessionaire default etc. The details of the same are at Annex-II. (d) The details  of  the  cuts/underpasses/culverts  provided  on  NH152D, 709E, 334B and NH-11 in Bhiwani and Mahendergarh districts are at Annex-III.

## ANNEXURE-I ANNEXURE  REFERRED  TO  IN  REPLY  TO  PART  (a)  OF  LOK  SABHA STARRED  QUESTION  NO.  439  ANSWERED  ON  25TH  MARCH,  2021 ASKED BY SHRI DHARAMBIR SINGH REGARDING 'CONSTRUCTION OF

NATIONAL HIGHWAYS IN HARYANA'

The details and the present status of National Highways (NHs) under construction in the State of Haryana are as under:-

|   Sr. No. | Name of works                                                                                                                               | Length   |    Cost | Physical progress (%)     |
|-----------|---------------------------------------------------------------------------------------------------------------------------------------------|----------|---------|---------------------------|
|         1 | Construction of ROB and its approaches parallel to existing ROB in Lieu level crossing at Km 1.8 on NH-65(New NH-152) at Ambala             | ROB      |   19.51 | 40                        |
|         2 | Construction of 4 laning in Km 99.00 to 114.375 & Bhiwani Bypass from Km. 125.920 To 135.141 NH 148B PKG-V                                  | 24.60    |  247.25 | 94                        |
|         3 | Construction 2 lane ROB at NH RD 1.460 on level X-ing no. 138B at Pinjore of Ambala-Kalka Rly line km 204/6 - 204/7 in Panchkula Distt.     | ROB      |   38.71 | 21                        |
|         4 | Construction of 2 lane ROB at NH RD 300.50 on level X-ing no. 111 at Jind of Delhi- Bhatinda Rly line Km 123.78 in Jind Distt.              | ROB      |   42.63 | 75                        |
|         5 | Construction of four lane Pinjore Bye pass from Km. 0.00 to 7.70                                                                            | 7.70     |  140.84 | 65                        |
|         6 | Construction of 4 lane ROB AT NH RD 25.190 ON level X-ing no. 13 at pali of Rewari phulera Rly line Km 16/5-16/6 in Rewari Distt.           | ROB      |   67.29 | 38                        |
|         7 | Widening to two lane with paved shoulder on NH-709-Extn. From km. 161.00 to 184.550 in Bhiwani Distt                                        | 22.55    |   47.66 | 63                        |
|         8 | Upgradation of NH-703 (newly declared NH) Sirsa to Sardulgarh road upto Punjab border from km. 21.50 to 25.13 on EPC mode in Sirsa Distt.   | 3.63     |    6.93 | (Appointed date 04.12.20) |
|         9 | Construction of 4 lane ROB at NH RD 181.00 on level X-ing no. LC124 at Loharu of Sadalpur-Rewari Rly line Km.174/5- 174/6 in Bhiwani distt. | ROB      |   51.27 | (Appointed date 28.01.21) |
|        10 | Construction of 4 lane bypass for Bhiwani town from Bhiwan- Dadri road to Bhiwani-Loharu road NH-709E                                       | 2.80     |   16.42 | (Appointed date 28.01.21) |
|        11 | 4- Laning to Ambala to Saha                                                                                                                 | 14.00    |  144    | 67                        |
|        12 | 2-Lane with Paved Shoulder of Bhiwani-Mundal-Jind Road                                                                                      | 61.98    |  183    | 96                        |
|        13 | 2-Lane with Paved Shoulder of Jhajjar-Loharu Section                                                                                        | 97.86    |  136.25 | 96                        |
|        14 | 2-Lane with paved shoulder of Jind-Gohana Road                                                                                              | 50.51    |  132.55 | 93                        |
|        15 | 8-laning of Section of NH-1 (new NH-44) from Mukarba Chowk at Km. 15.500 to Panipat                                                         | 70.50    | 2128.72 | 67                        |

|   Sr. No. | Name of works                                                                                                                                                                                                     |   Length | Cost    |   Physical progress (%) |
|-----------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------|---------|-------------------------|
|        16 | 4-laning of UP/Haryana Border to Rohna section of NH-334 B                                                                                                                                                        |    44.8  | 1020.00 |                      67 |
|        17 | 4-laning of Gohana - Sonepat section of NH-352A                                                                                                                                                                   |    38.24 | 899.00  |                       5 |
|        18 | Four laning of Jind-Gohana (Greenfield Pkg-1)                                                                                                                                                                     |    40.6  | 817.00  |                       6 |
|        19 | 4- Laning of Rohtak-Jind section                                                                                                                                                                                  |    46    | 510.97  |                      30 |
|        20 | Saha-Shahbad                                                                                                                                                                                                      |    18    | 127.85  |                       5 |
|        21 | Six Laning of Gurgaon Sohna section Pkg-I                                                                                                                                                                         |     8.94 |         |                      35 |
|        22 | Six Laning of Gurgaon Sohna section Pkg-II                                                                                                                                                                        |    12.72 | 1689.01 |                      76 |
|        23 | Six laning of Delhi - Agra section of NH-2                                                                                                                                                                        |   179.5  | 1928.22 |                      95 |
|        24 | Dwarka Expressway- DL/HR Border-Start of ROB Gurugram (pkg 3)                                                                                                                                                     |    10.2  | 1399    |                      51 |
|        25 | Dwarka Expressway - RoB to NH-8 - SPR Intersection (pkg 4)                                                                                                                                                        |     8.76 | 1655    |                      50 |
|        26 | Delhi Vadodara Expressway Pkg.-I                                                                                                                                                                                  |    18.46 | 1879.12 |                      49 |
|        27 | Delhi Vadodara Expressway Pkg.-II                                                                                                                                                                                 |    28.54 | 1902.43 |                      42 |
|        28 | Delhi Vadodara Expressway Pkg.-III                                                                                                                                                                                |    31.8  | 1880.59 |                      65 |
|        29 | Six Laning of greenfield Ismailabad Narnaul Section 152 D (Pkg - 1)                                                                                                                                               |    23    | 997     |                      49 |
|        30 | Six Laning of greenfield Ismailabad Narnaul Section 152 D (Pkg - 2)                                                                                                                                               |    33    | 1243    |                      44 |
|        31 | Six Laning of greenfield Ismailabad Narnaul Section 152 D (Pkg - 3)                                                                                                                                               |    24    | 889     |                      37 |
|        32 | Six Laning of greenfield Ismailabad Narnaul Section 152 D (Pkg - 4)                                                                                                                                               |    28    | 1019    |                      46 |
|        33 | Six Laning of greenfield Ismailabad Narnaul Section 152 D (Pkg - 5)                                                                                                                                               |    23    | 1052    |                      57 |
|        34 | Six Laning of greenfield Ismailabad Narnaul Section 152 D (Pkg - 6)                                                                                                                                               |    34    | 1120    |                      54 |
|        35 | Six Laning of greenfield Ismailabad Narnaul Section 152 D (Pkg - 7)                                                                                                                                               |    35    | 1137    |                      46 |
|        36 | Six Laning of greenfield Ismailabad Narnaul Section 152 D (Pkg - 8)                                                                                                                                               |    27.02 | 1033    |                      74 |
|        37 | Paniyala Mor to Pacheri Kalan Pkg.-1                                                                                                                                                                              |    45.3  | 1720.22 |                      99 |
|        38 | Up-gradation of four lane of Rewari - Ateli Mandi section of NH-11 from km 11.780 to Rewari to Ex. Km 43.445 near Ateli Mandi (designed length 30.45 km)                                                          |    30.45 | 1044.32 |                      60 |
|        39 | Construction of proposed Narnaul bypass (design length 24 km) as an Economic Corridor and Ateli Mandi - Narnaul Section of NH-11 from km 43.445 to km 56.900 (design length 14.0 km) as Feeder Route (Package-II) |    40.8  | 1312.61 |                      64 |
|        40 | Construction of Proposed Rewari Bypass (Design Length 14.4 km) as a Feeder Route in the state of Haryana on Hybrid Annuity Mode                                                                                   |    14.4  | 808.31  |                       6 |

ANNEXURE-II ANNEXURE  REFERRED  TO  IN  REPLY  TO  PARTS  (b)  &  (c)  OF  LOK SABHA  STARRED  QUESTION  NO.  439  ANSWERED  ON  25TH  MARCH, 2021 ASKED BY SHRI DHARAMBIR SINGH REGARDING 'CONSTRUCTION OF NATIONAL HIGHWAYS IN HARYANA'

The details of National Highway (NH) projects progressing behind the schedule along with their likely dates of completion in the State of Haryana are as under:-

|   Sr. No. | Name of works                                                                                                                    | Length   |    Cost |   Present Physical progress (%) | Scheduled completion date   | Likely completion date   |
|-----------|----------------------------------------------------------------------------------------------------------------------------------|----------|---------|---------------------------------|-----------------------------|--------------------------|
|         1 | Construction of four lane Pinjore Bye pass from Km. 0.00 to 7.70 on EPC Mode.                                                    | 7.70     |  140.84 |                              65 | Dec-19                      | Jun-21                   |
|         2 | Construction of ROB and its approaches parallel to existing ROB in Lieu level crossing at Km 1.8 on NH-65(New NH- 152) at Ambala | ROB      |   19.51 |                              40 | Dec-19                      | Jun-21                   |
|         3 | Construction of 4 laning in Km 99.00 to 114.375 & Bhiwani Bypass from Km. 125.920 To 135.141 NH 148B PKG-V                       | 24.60    |  247.25 |                              94 | Mar-19                      | May-21                   |
|         4 | 2-Lane with Paved Shoulder for Bhiwani-Mundal-Jind Road                                                                          | 61.98    |  183    |                              96 | Mar - 20                    | Apr -21                  |
|         5 | 2-Lane with Paved Shoulder of Jhajjar-Loharu Section                                                                             | 97.86    |  136.25 |                              96 | Jun - 20                    | Apr -21                  |
|         6 | 2-Lane with paved shoulder from Jind-Gohana Road                                                                                 | 50.51    |  132.55 |                              93 | Mar - 20                    | Apr -21                  |
|         7 | Six laning of Delhi - Agra section of NH-2                                                                                       | 179.50   | 1928.22 |                              95 | Jan - 17                    | Jun-21                   |
|         8 | Dwarka Expressway- DL/HR Border-Start of ROB Gurugram (pkg 3)                                                                    | 10.20    | 1399    |                              51 | Nov -20                     | Aug - 21                 |
|         9 | Dwarka Expressway - RoB to NH-8 - SPR Intersection (pkg 4)                                                                       | 8.76     | 1655    |                              50 | Dec - 20                    | Aug - 21                 |

ANNEXURE-III ANNEXURE  REFERRED  TO  IN  REPLY  TO  PART  (d)  OF  LOK  SABHA STARRED  QUESTION  NO.  439  ANSWERED  ON  25TH  MARCH,  2021 ASKED BY SHRI DHARAMBIR SINGH REGARDING 'CONSTRUCTION OF NATIONAL HIGHWAYS IN HARYANA'

The details of the cuts/underpasses/culverts provided on NH-152D, 709E, 334B and NH-11 in Bhiwani and Mahendergarh districts as under:-

|   Sr. No. | NH      | Median Opening   | Underpass   |   Culvert |
|-----------|---------|------------------|-------------|-----------|
|         1 | NH-709E | 22               | NIL         |        70 |
|         2 | NH-334B | NIL              | NIL         |        67 |
|         3 | NH-152D | NIL              | 33          |        51 |
|         4 | NH-11   | NIL              | 10          |        63 |

*****