Lok Sabha Question No. 3701 (UNSTARRED), answered on 2019-01-03
Subject: NHs Behind Schedule and HAM
Ministry: ROAD TRANSPORT AND HIGHWAYS
Asked by: RANGASWAMY DHRUVANARAYANA

## GOVERNMENT OF INDIA MINISTRY OF ROAD TRANSPORT AND HIGHWAYS

## LOK SABHA UNSTARRED QUESTION NO.3701 ANSWERED ON 3 RD JANUARY, 2019

## NHs BEHIND SCHEDULE AND HAM

## 3701.  SHRI R. DHRUVA NARAYANA:

## Will the Minister of ROAD TRANSPORT AND HIGHWAYS

## सड़क परिवहन औि िाजमार्ग मंत्री

be pleased to state:

- (a)  whether  a  number  of  projects  of  NHAI  are  running  late  due  to  the  problem  in  land acquisition,  if  so,  the  UT  and  State-wise  details  along  with  the  action  taken  by  the Government;
- (b)  whether  a  large  number  of  Hybrid  Annuity  Model  (HAM)  projects  are  yet  to  secure financial closure due to selective sanctioning of loans by the banks;
- (c) if so, the list of HAM projects which are yet to secure financial closure, State/UT-wise; and
- (d) whether the Government is planning to shift in awarding of roads projects on pure EPC basis, if so, the details thereof along with the reasons of shift?

## THE MINISTER OF STATE IN THE MINISTRY OF ROAD TRANSPORT AND HIGHWAYS

## (SHRI MANSUKH L. MANDAVIYA)

- (a) Madam, approximately 26 National Highway projects have been delayed wherein land acquisition is one of the reasons. State-wise list of such projects is enclosed as AnnexureI.

The following steps have been taken by NHAI/Government to expedite the process:

-  Streamlining of land acquisition
-  Disputes Resolution mechanism revamped
-  Award of projects after adequate preparation in terms of land acquisition, clearances etc. Process of obtaining clearances from different Ministries/Department would  commence  as  soon  as  the alignment is finalized and final feasibility report is submitted.
-  Close coordination with other Ministries and State Governments
-  Completion of major portion of land acquisition prior to initiation of bid.
-  Regular review at various levels.
-  Rationalize compensation for delays attributed to authority

(b) Out of total 109 HAM project, Financial Closure in respect of 63 projects has already been achieved by the Concessionaire. 22 projects are under consideration for declaration of Financial closure and for 24 projects documents have not been received yet, however, Concession Agreement has already been executed. (c)Details are enclosed as Annexure-II. (d) No, Madam. There is no consideration in NHAI for shift in awarding road projects purely on EPC basis. However, there is a proposal to arrive at proper combination of EPC and HAM projects to be executed in NHAI.

## ANNEXURE REFERRED TO IN REPLY TO PART (A) OF LOK SABHA UNSTARRED QUESTION NO.3701 ANSWERED ON 3 RD  JANUARY, 2019 ASKED SHRI R. DHRUVA NARAYANA: REGARDING 'NHs BEHIND SCHEDULE  AND HAM

List of Projects delayed where in land acquisition is one of the issue

|   Sr. No. | Project Name                                                                                 | State            | Promoter of Concessionaire                           | Mode        |   Approved TPC Rs (Cr.) | Start Date   | Completion date as per contract (including approved EOT)   | Likely Completion Date   |   Total Length (Km) |
|-----------|----------------------------------------------------------------------------------------------|------------------|------------------------------------------------------|-------------|-------------------------|--------------|------------------------------------------------------------|--------------------------|---------------------|
|         1 | Hajipur - Muzaffarpur section and construction of new bypass connecting NH- 28 at km 515.045 | Bihar            | M/s. Gammon Infra Project Ltd.                       | BOT Annuity |                  671    | 12-08- 2010  | 06-02-2013                                                 | 30-06-2019               |               63.17 |
|         2 | Chhapra - Hajipur section of NH-19 from km. 143.200 to km. 209.200                           | Bihar            | M/s. Madhucon Project Ltd.                           | BOT Annuity |                  575    | 27-01- 2011  | 24-07-2013                                                 | 30-06-2019               |               66.74 |
|         3 | Varanasi to Aurangabad                                                                       | Bihar            | M/s Soma Isolux Varanasi Aurangabad TollwayPvt. Ltd. | BOT Toll    |                 2848    | 12-09- 2011  | 18-04-2017                                                 | 31-12-2019               |              192.4  |
|         4 | Patna (Km. 0.00) to Dobhi (Km. 127.217) of NH-83 in Bihar                                    | Bihar            | IL & FS Engineering and construction company Ltd.    | Item Rate   |                 2264.94 | 10-04- 2015  | 09-04-2018                                                 | 13-12-2019               |              127.22 |
|         5 | Forbesganj (Km.0.000) to ICP at Jogbani (Km.9.26) on NH-57A in Bihar                         | Bihar            | JKM Infra Projects Ltd.                              | EPC         |                  247    | 18-04- 2016  | 17-04-2018                                                 | 31-12-2019               |                9.26 |
|         6 | C.G./Odisha Border (Km 88.000) to Aurang (Km 239.000) of NH - 53 in Chhattisgarh             | Chhattisgarh     | BSCPL Infrastructure Limited                         | BOT Toll    |                 1236    | 15-02- 2013  | 14-08-2015                                                 | 31-03-2019               |              150.4  |
|         7 | Delhi - Agra section from Km.20.500 to Km.200 of NH-2 in the State of Haryana and U.P.       | Delhi            | M/s Reliance Infrastructure Ltd.                     | BOT Toll    |                 1928    | 16-10- 2012  | 11-01-2017                                                 | 31-03-2019               |              179.5  |
|         8 | UP/Haryana border-Yamunanagar - Saha- Barwala-Panchkula Section of NH 73 (Package 3)         | Haryana          | Gawar Construction Ltd.                              | EPC         |                  394.89 | 05-11- 2016  | 05-11-2018                                                 | 04-05-2019               |               19.2  |
|         9 | Parwanoo (Km 67.00) to Solan (Km 106.14) of NH-22 in Himachal Pradesh                        | Himachal Pradesh | G R Infraprojects Limited                            | EPC         |                  749    | 21-09- 2015  | 21-03-2018                                                 | 31-03-2019               |               39.14 |

|   Sr. No. | Project Name                                                                                         | State         | Promoter of Concessionaire             | Mode     |   Approved TPC Rs (Cr.) | Start Date   | Completion date as per contract (including approved EOT)   | Likely Completion Date   |   Total Length (Km) |
|-----------|------------------------------------------------------------------------------------------------------|---------------|----------------------------------------|----------|-------------------------|--------------|------------------------------------------------------------|--------------------------|---------------------|
|        10 | Kundapur (Km.283.300) to Surathkal (Km358.686) and Nantoor (Km.1.900) to Talapady (Km.17.200)        | Karnataka     | M/s. Navayuga Udupi Tollway Pvt Ltd.   | BOT Toll |                  804    | 05-09- 2010  | 03-03-2013                                                 | 31-03-2019               |               90.28 |
|        11 | Goa / Karnataka (Km.93.700) to Kundapur (Km.280.940) - 187.24 Km                                     | Karnataka     | M/s IRB WestcoastTollway Pvt Ltd       | BOT Toll |                 3277.36 | 03-03- 2014  | 28-08-2017                                                 | 30-06-2019               |              179.54 |
|        12 | Satara (Km 725.000) to Pune (Km 865.350) of NH - 4 (New NH - 48) in Maharashtra                      | Maharashtra   | M/a Reliance Infra Pvt. Ltd.           | BOT Toll |                 1725    | 01-10- 2010  | 01-03-2013                                                 | 30-06-2019               |              140.35 |
|        13 | Panvel (0.000) to Indapur (84.600) of NH-66                                                          | Maharashtra   | Supreme PanvelIndapurTollways Pvt Ltd  | BOT Toll |                  943    | 19-12- 2011  | 31-03-2016                                                 | 30-06-2019               |               84.6  |
|        14 | Khed (42.00) to Sinnar (Km. 177.00) of NH - 50 (New NH - 60) in Maharashtra                          | Maharashtra   | M/s IL&FS Transportation Networks Ltd. | BOT Toll |                 1348.2  | 12-02- 2014  | 10-08-2017                                                 | 30-06-2019               |              137.94 |
|        15 | Solapur to Maharashtra - Karnataka Border Section of NH-9 from Km. 251.325 To 348.800                | Maharashtra   | SREI Ltd.                              | BOT Toll |                  923    | 03-06- 2014  | 28-11-2016                                                 | 30-06-2019               |              100.06 |
|        16 | (i) Balance work of TPP Road - (ii) Improvement of MORR and IRR; (iii) Improvement of Ennore Express | Tamil Nadu    | Coastal-SPL(JV)                        | EPC      |                  253    | 03-06- 2011  | 02-06-2013                                                 | 30-12-2018               |               29.14 |
|        17 | Krishnagiri (Km.0.000) to Walajahpet (Km.148.300) of NH - 48 in Tamil Nadu                           | Tamil Nadu    | M/s. Larsen & Toubro Limited.          | BOT Toll |                 1250    | 07-06- 2011  | 04-12-2013                                                 | 31-07-2019               |              148.3  |
|        18 | Nagapattinam (Km 1.600) to Thanjavur (Km 80.133) of NH - 67 in Tamil Nadu                            | Tamil Nadu    | Madhucon Projects Ltd                  | EPC      |                  563.92 | 29-06- 2015  | 24-12-2017                                                 | 31-12-2019               |               78.53 |
|        19 | Kerala / Tamil Nadu border to Villukuri section from km 43/0 to km 70/250 of NH-47                   | Tamil Nadu    | M/s. Larsen & Toubro Ltd.              | EPC      |                 1274.39 | 12-08- 2016  | 11-08-2018                                                 | 19-06-2019               |               27.25 |
|        20 | Gossaiki bazaar bypass (Km 240.340) to Varanasi (Km 299.350) [Ghaghra Bridge to Varanasi] (PKG-III)  | Uttar Pradesh | Gayatri Projects Limited               | EPC      |                 2257.49 | 01-01- 2016  | 26-06-2018                                                 | 30-06-2019               |               59.01 |
|        21 | NH-56, Pkg-I from Sultanpur (Km 134.700) to Jaunpur (Km 209.230) [Sultanpur to Varanasi (PKG-I)]     | Uttar Pradesh | Gayatri Projects Limited               | EPC      |                 2433.38 | 01-01- 2016  | 26-06-2018                                                 | 30-06-2019               |               74.53 |

|   Sr. No. | Project Name                                                                                      | State         | Promoter of Concessionaire              | Mode        |   Approved TPC Rs (Cr.) | Start Date   | Completion date as per contract (including approved EOT)   | Likely Completion Date   |   Total Length (Km) |
|-----------|---------------------------------------------------------------------------------------------------|---------------|-----------------------------------------|-------------|-------------------------|--------------|------------------------------------------------------------|--------------------------|---------------------|
|        22 | NH-56, Pkg-II from Jaunpur (Km 209.230) to Varanasi (Km 272.590) [Sultanpur to Varanasi] (PKG-II) | Uttar Pradesh | Gayatri Project Limited                 | EPC         |                 2182.03 | 01-01- 2016  | 28-06-2018                                                 | 30-06-2019               |               63.36 |
|        23 | Berhampore (191.700) to Farakka (292.300) of NH-34 in the State of West Bengal                    | West Bengal   | M/s Hindustan Construction Company Ltd. | BOT Toll    |                  999    | 03-02- 2011  | 01-08-2013                                                 | 31-12-2019               |              100.6  |
|        24 | Krishnagar (Km.115.000) to Baharampore (Km. 193.000) of NH-34 in West Bengal                      | West Bengal   | SEW Infrastructure Limited              | BOT Annuity |                 1458.6  | 10-01- 2012  | 30-09-2017                                                 | 31-03-2019               |               78    |
|        25 | BarwaAdda (Km. 398.240) to Panagarh (Km. 521.120)                                                 | West Bengal   | IL&FS Transportation Networks Limited   | BOT Toll    |                 1665    | 01-04- 2014  | 26-09-2016                                                 | 30-06-2019               |              122.88 |
|        26 | Ghoshpukur (km 0.000) to Dhupguri (km 83.785) of NH-31D                                           | West Bengal   | L&T Ltd.                                | EPC         |                 1754.51 | 17-12- 2015  | 13-06-2018                                                 | 31-05-2019               |               83.78 |

## ANNEXURE  REFERRED  TO  IN  REPLY  TO  PART  (C)OF  LOK  SABHA  UNSTARRED  QUESTION NO.3701 ANSWERED ON 3RD JANUARY, 2018 ASKED SHRI R. DHRUVA NARAYANA:REGARDING 'NHS BEHIND SCHEDULE AND HAM

## Pending HAM Projects for Financial Closure as on date (Documents yet to be submitted)

|   Sr. No. | Name of the Project                                                                                          | State                        |
|-----------|--------------------------------------------------------------------------------------------------------------|------------------------------|
|         1 | Khajuwala -Poogal Section and Poogal-Dantour-Jaggasar-Gokul-Goddu- Ranjeetpura-Charanwala-Naukh -Bap Section | Rajasthan                    |
|         2 | Aligarh-Kanpur (pkg-I)[Aligarh-Bhandwas]                                                                     | Uttar Pradesh                |
|         3 | Aligarh-Kanpur (Pkg-III) [Kalyanpur-Naviganj]                                                                | Uttar Pradesh                |
|         4 | Vadodara Mumbai Expressway Pkg V (Kim to Ankleshwar Section)                                                 | Expressway(Vadodara- Mumbai) |
|         5 | Kamrej-Chalthan Section from Km. 248.100 to Km. 264.810 of NH-8 including long term remedial measu           | Gujurat                      |
|         6 | Sahibganj Bypass to Manihari Bypass                                                                          | Jharkhand                    |
|         7 | Gorhar to Kharatunda Section of NH-2 from Km.320.810 to Km 360.300 (Pkg-I)                                   | Jharkhand                    |
|         8 | Visakhapatnam Port Road from Km. 0.000 to km. 12.700                                                         | Andhra Pradesh               |
|         9 | Mangloor to Telengana Maharashtra Border                                                                     | Telengana                    |
|        10 | Bangalore-Nidagatta(Pkg-I)                                                                                   | Karnataka                    |
|        11 | Nidagatta-Mysore(Pkg-II)                                                                                     | Karnataka                    |
|        12 | Tumkur-Shimoga (Pkg-III) from km 121.900 (Banwara) to km 170.415                                             | Karntaka                     |
|        13 | Bellary to Byrapura Section km 253.600 to km 308.550 of Nh-150A                                              | Karnataka                    |
|        14 | Kozhikode Bypass (Calicut Byopass) Vengalam Jn. To Ramanattukara Jn.                                         | Kerela                       |
|        15 | Ausa-Chakur Section of NH-361 from km 55.835 to km 114.345                                                   | Maharashtra                  |
|        16 | Sangli-solapur (Pkg-II)[Boregaon -Watambare]                                                                 | Maharashtra                  |
|        17 | Sangali -Solapur (Pkg IV) [Mangalwedha-Solapur Km 321.6-km 378.1]                                            | Maharashtra                  |
|        18 | Sangli-Solapur (Pkg-I) [Sangli-Borgaon Km 182.556 -km 224.00]                                                | Maharashtra                  |
|        19 | Loha-Waranga Section of NH-361 from km 187.80 to km 244.369                                                  | Maharashtra                  |
|        20 | ChakurLoha Section of NH-361 from Km 114.600 to km 187.80                                                    | Maharashtra                  |
|        21 | Vadape to Thane from km 539.202 to km 563.000 section of NH-3 new NH- 848                                    | Maharashtra                  |
|        22 | Sarranathapuram to Nagapattinam (Design Ch Km 123.800 to km 180.624)                                         | Tamilnadu                    |
|        23 | Bodhre-Dhule                                                                                                 | Maharashtra                  |
|        24 | Chikli -Tarsod                                                                                               | Maharashtra                  |

*****