Lok Sabha Question No. 1981 (UNSTARRED), answered on 2020-09-22
Subject: Construction of Bypasses and ROBs
Ministry: ROAD TRANSPORT AND HIGHWAYS
Asked by: Sanjeev Kumar Singari

## GOVERNMENT OF INDIA

## MINISTRY OF ROAD TRANSPORT AND HIGHWAYS

LOK SABHA UNSTARRED QUESTION NO. 1981 ANSWERED ON 22 nd  SEPTEMBER, 2020

CONSTRUCTION OF BYPASSES AND ROBS

1981. DR. SANJEEV KUMAR SINGARI:

Will the Minister of ROAD TRANSPORT AND HIGHWAYS सड़क परिवहन औि िाजमार्ग मंत्री

be pleased to state:

(a)  the  details  of  the  proposals  received  by  the  Government  from Andhra Pradesh for construction of bypasses and Road Over Bridges (ROBs) on National Highways (NHs) and those approved during the last two years and the current year;

(b)  the  details  of  pending  proposals,  if  any,  along  with  the  reasons therefor and the time by which the same are likely to be approved; and

(c)  the  present  status  of  the  approved/  on-going  projects  along  with the funds sanctioned/allocated/ utilized for the purpose during the said period?

## ANSWER

## THE MINISTER OF STATE IN THE MINISTRY OF ROAD TRANSPORT & HIGHWAYS

[GEN. (DR) V.K.SINGH (RETD.)]

(a) & (b) Details  of  the  proposals  received  in  the  Ministry  and NHAI from Andhra Pradesh for construction of bypasses and Road Over Bridges (ROBs) on NHs which are approved and are pending along  with  the  reasons  &  time  lines  are  at Annexure-A1  and Annexure-A2 respectively.

(c) Details of the approved and ongoing bypass & ROB projects in Ministry and NHAI are given in Annexure-B1 and Annexure - B2 respectively.

## ANNEXURE-A1

REFERRED  TO  IN  REPLY  TO  PARTS  (a)  &  (b)  OF  LOK  SABHA UNSTARRED QUESTION NO. 1981 FOR ANSWER FOR 22.09.2020 ASKED BY DR SANJEEV KUMAR SINGARI REGARDING CONSTRUCTION OF BYPASSES AND ROBs

| The details of the ROB and Bypass proposals received /approved in the Ministry during 2018-19 , 2019-20 and the   | The details of the ROB and Bypass proposals received /approved in the Ministry during 2018-19 , 2019-20 and the   | The details of the ROB and Bypass proposals received /approved in the Ministry during 2018-19 , 2019-20 and the                                                                                                | The details of the ROB and Bypass proposals received /approved in the Ministry during 2018-19 , 2019-20 and the   | The details of the ROB and Bypass proposals received /approved in the Ministry during 2018-19 , 2019-20 and the                                                                                                                |
|-------------------------------------------------------------------------------------------------------------------|-------------------------------------------------------------------------------------------------------------------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------------------------------------------------------------------------------------------------------------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| Sl. No                                                                                                            | Year                                                                                                              | Name of Work                                                                                                                                                                                                   | Amount (Rs. In Crore)                                                                                             | Status                                                                                                                                                                                                                         |
| A)                                                                                                                | ROB proposals                                                                                                     | ROB proposals                                                                                                                                                                                                  | ROB proposals                                                                                                     | ROB proposals                                                                                                                                                                                                                  |
| 1                                                                                                                 | 2018-19                                                                                                           | Construction of two lane ROB and Limited Height Subway (5.00X3.50) in lieu of LC No.83 at Railway Km 115/5-7 between Naidupeta and Pedapariya Stations on Korukkupeta- Gudur Section at NH Km 189/400 of NH-71 | 89.04                                                                                                             | Observations were made by Ministry about the estimates and sent to the State Govt regarding sharing of LA cost, GAD approvals and justification for high cost. As no clarifications or replies are received in Ministry during |
| 2                                                                                                                 | 2018-19                                                                                                           | Proposed Construction of 2 lane ROB in Lieu of LC No: 119 at Railway Km 188/1-2 on between Pileru&Pulicherla                                                                                                   | 68.36                                                                                                             | the corresponding Financial year, these estimates could not be processed.                                                                                                                                                      |

|    |                  | station on Dharmvarm- Pakala section at Km 226/800 of NH 205                                                                                                                                                                    |                  |                                                                                                                   |
|----|------------------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------------|-------------------------------------------------------------------------------------------------------------------|
| 3  | 2018-19          | Construction of 4- Lane ROB at @ railway chainage km 44/679 between Putalapattu and RVS Nagar station of Katpadi- Pakala section at km 12/4 on NH-18 EPC mode in the State of A.P. Job No. NH-18 /AP2018-19 -676 dt 16-01-2019. | 66.46            | Approved                                                                                                          |
|    | 2019-20          | Nil                                                                                                                                                                                                                             |                  |                                                                                                                   |
| 4  | 2020-21          | Proposal for construction of 4 lane ROB at Km 510/8 of NH-565 (Near Yerepedu) in lieu of LC NO 36 in the state of Andhra Pradesh under(NHDP-IV) EPC Contract System                                                             | 98.42            | The subject work is included in the Annual Plan 2020-21. However, estimate has not been received in the Ministry. |
| B) | Bypass Proposals | Bypass Proposals                                                                                                                                                                                                                | Bypass Proposals | Bypass Proposals                                                                                                  |

|   Sl. No | Year    | Name of Work                                                                                                                                                                                                                                           |   Amount (Rs in Crore ) | Status   |
|----------|---------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------------------|----------|
|        1 | 2019-20 | Construction of Approaches to the existing 2-Lane ROB in lieu of LC No.RV 324 at Km 436/12-13 between Komatipalli and Gajapathinagaram Station at NH Km 515/200 of NH-26 in the State of A.P(Job No. NH43 (New NH26)-AP- 2019-20-679, dated 13.12.2019 |                   37.22 | Approved |
|        2 | 2019-20 | Construction of Bypass to Salur town from km 486/831 to km 491/420 of Raipur- Visakhapatnam section of NH-26 in the State of Andhra Pradesh on EPC mode under Annual Plan2019-20. Job No. NH26( Old NH 43) -AP-2019-20 - 680 dt 16-12- 2019.           |                   48    | Approved |

| 3   | 2020-21   | Formation of                                                                                                                                                                                             | 220.660   | Approved   |
|-----|-----------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------|------------|
|     |           | Bypass road to Kadiri town from Design Ch.0/0 to 11/078 and 0/0 to 1/500 (existing Ch. 159/250 to Ch. 168/450) on NH-42 of two lane with paved shoulder road in the state of Andhra Pradesh on EPC mode. |           |            |

## ANNEXURE-A2

REFERRED TO IN REPLY TO PARTS (a) &(b) OF LOK SABHA UNSTARRED QUESTION NO. 1981 FOR ANSWER FOR 22.09.2020 ASKED BY DR SANJEEV KUMAR SINGARI REGARDING CONSTRUCTION OF BYPASSES AND ROBs

The details of Standalone Bypasses & ROBs received and approved in NHAI in 2018-19, 2019-20 and current year are  as under

No standalone ROBs are received / approved during the above

- (i) mentioned period.
- (ii) Details of standalone Bypasses received / approved in NHAI during the above mentioned period are as under.

| Sl. No.   | Name of Bypass                                |   Length in km |   Approved Cost in Rs Crore |
|-----------|-----------------------------------------------|----------------|-----------------------------|
| (i)       | Chilakaluripet Bypass                         |         16.384 |                     832.03  |
| (ii)      | Vijayawada Bypass from km.0+000 to km.30+000  |         30     |                     997.753 |
| (iii)     | Vijayawada Bypass from km 30+000 to km 47.881 |         17.881 |                    1194.57  |

ANNEXURE-B1

REFERRED TO IN REPLY TO PART (C) OF LOK SABHA UNSTARRED QUESTION NO. 1981 FOR  ANSWER  FOR  22.09.2020  ASKED  BY  DR  SANJEEV  KUMAR  SINGARI  REGARDING CONSTRUCTION OF BYPASSES AND ROBs

Present status of Approved /On-going, ROB/Bypass projects of the Ministry along with the funds sanctioned /allocated/utilized for the purpose in the state of Andhra Pradesh

|                         |                         |                                                                                                                                                                                                                      | Sanction            | Appoi nted date   | Sched uled          | Present Progress in Percent   | Present Progress in Percent   |
|-------------------------|-------------------------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|---------------------|-------------------|---------------------|-------------------------------|-------------------------------|
| Sl No                   | Year                    | Name of work                                                                                                                                                                                                         | ed Cost in Rs Crore |                   | date of compl etion | Physical                      | Financial                     |
| ROAD OVER BRIDGES(ROBs) | ROAD OVER BRIDGES(ROBs) | ROAD OVER BRIDGES(ROBs)                                                                                                                                                                                              |                     |                   |                     |                               |                               |
| 1                       | 2015- 16                | Construction of 4-Lane ROB and its approaches in lien of existing level crossing No.124E/SPL 3@ Km 1.800( New Chainage km 77.805 on NH 205 in the State of A.P. Job No. NH-205 /AP(2)/15-16-007-S&R(B) dt 14-03-2016 | 73.920              | 05-10- 2018       | 04-10- 2020         | 19.00                         | 22.33                         |
| 2                       | 2015- 16                | Construction of 4-Lane ROBand its approaches in lien of existing level crossing No. 102/3E @ Km 281.200 of NH 205 in the State of A.P. Job No. NH-                                                                   | 133.560             | 11-10- 2018       | 10-10- 2020         | 48.00                         | 56.70                         |

|    |          | 205 /AP(8)/15-16-010-S&R(B) dt 31-03- 2016                                                                                                                                                                                   |       |             |                          |        |       |
|----|----------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------|-------------|--------------------------|--------|-------|
|  3 | 2016- 17 | Construction ofProposed 4-Lane ROBand its approaches in lien of existing level crossing No. 48E/C @ Km 96.80( Railway Chainage 74.431) on NH 205 in the State of A.P. Job No. NH-205 /AP(39)/16-17-012-S&R(B) dt 22- 03-2017 | 68.83 | 28-01- 2019 | 27-01- 2021              | 0.00   |  0    |
|  4 | 2016- 17 | Construction ofProposed 4-Lane ROBand its approaches in lien of existing level crossing No. 67 @ Km 133.20( Railway Chainage 109/3-4) on NH 205 in the State of A.P. Job No. NH-205 /AP(38)/16-17-013-S&R(B) dt 24- 03-2017  | 63.79 | 31-01- 2019 | 30-01- 2021              | 47.60  | 33.18 |
|  5 | 2017- 18 | Construction ofProposed 4-Lane ROBand its approaches in lien of existing level crossing No. 30/E @ Km 64.800( Railway Chainage 42.858) on NH 205 in the State of A.P. Job No. NH- 205 /AP(1)/16-17-016-S&R(B) dt 31-03- 2017 | 56.34 | 05-10- 2018 | 04-10- 2020/2 5-01- 2021 | 46.15% | 34.81 |

|   6 | 2017- 18   | Construction ofProposed 4-Lane ROB and its approaches in lien of existing level crossing No. 95/SPL @ Km 272.600( Railway Chainage 93/17-19) on NH 205 in the State of A.P. Job No. NH-205 /AP(36)/17-S&R(B)018 dt 07-07- 2017   |   94.520 | 29-11- 2018   | 28-11- 2020   | 85.00%   |   91.05 |
|-----|------------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------|---------------|---------------|----------|---------|
|   7 | 2017- 18   | Construction ofProposed 4-Lane ROBand its approaches in lien of existing level crossing No. 45 C @ Km 93.40( Railway Chainage 70/903) on NH 205 in the State of A.P. Job No. NH-205 /AP(3)/17-S&R(B)019 dt 07-07- 2017           |    60.38 | 05-02- 2019   | 04-02- 2021   | 3.00%    |    3.5  |
|   8 | 2017- 18   | Construction ofProposed 4-Lane ROBand its approaches in lien of existing level crossing No. 75 @ Km 145.200( Railway Chainage 121/470) on NH 205 in the State of A.P. Job No. NH-205 /AP(4)/17-S&R(B)020 dt 07-07- 2017          |    68.48 | 31-01- 2019   | 30-01- 2021   | 82.00%   |   52.6  |
|   9 | 2017 18    | Construction of 2-Lane ROB and subway in lien of level crossing No. 88 at Railway km 136/5-6 between Kurbalakota & Madanapalli Section on Dharmavaram-Pakala Section at km 56/100 of NH-340 on EPC mode in the                   |    35.62 | 01-06- 2020   | 01-01- 2022   | 8.10%    |   12.84 |

|    | State of A.P. Job No. NH-340 -AP17-18 -669 dt 28-03-2018.                                                                                             | State of A.P. Job No. NH-340 -AP17-18 -669 dt 28-03-2018.                                                                                                                     |                                                                                                                                                                               |            |             |                         |                         |              |              |       |
|----|-------------------------------------------------------------------------------------------------------------------------------------------------------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------|-------------|-------------------------|-------------------------|--------------|--------------|-------|
| 10 | 2017 18 Construction of 2-Lane ROB and its approaches in lien of level crossing No. 31 @ Km 2.100 (Railway chainage 33/900-1000) on NH-326A on        | 2017 18 Construction of 2-Lane ROB and its approaches in lien of level crossing No. 31 @ Km 2.100 (Railway chainage 33/900-1000) on NH-326A on                                | EPC 54.380                                                                                                                                                                    | EPC 54.380 | 06-03- 2019 | 06-03- 2019             | 06-9- 2020              | 06-9- 2020   | 0.00%        | 0.2%  |
| 11 | 2017 18 Construction of 2-Lane ROB and its approaches in lien of level crossing No.414 @ Km33.100 (Railway chainage 730/11-13) on NH-326A on EPC mode | 2017 18 Construction of 2-Lane ROB and its approaches in lien of level crossing No.414 @ Km33.100 (Railway chainage 730/11-13) on NH-326A on EPC mode                         | 54.710                                                                                                                                                                        | 54.710     | 06-03- 2019 | 06-03- 2019             | 06-9- 2020              | 06-9- 2020   | 0.00         | 0.30  |
| 12 | 2017- 18                                                                                                                                              | Construction of 4-Lane ROB and subway in lien of level crossing No. 17 @ Km 108/1-2 between Jamalamagudu & Proddator Station on Nandyal- Yerraguntla Section at km 563/200 of | Construction of 4-Lane ROB and subway in lien of level crossing No. 17 @ Km 108/1-2 between Jamalamagudu & Proddator Station on Nandyal- Yerraguntla Section at km 563/200 of | 51.440     | 51.440      | 06-12- 2019 05-06- 2021 | 06-12- 2019 05-06- 2021 | 0.00         | 0.00         | 17.20 |
| 13 | 2018- 19                                                                                                                                              | Construction of 4-Lane ROB at railway chainage km 44/679 between Putalapattu and RVS Nagar station Katpadi- Pakala section at km 12/4                                         | Construction of 4-Lane ROB at railway chainage km 44/679 between Putalapattu and RVS Nagar station Katpadi- Pakala section at km 12/4                                         | 66.460     | 66.460      | 05-08- 2019 2021        | 05-08- 2019 2021        | 04-02- 53.50 | 04-02- 53.50 | 46.74 |

|          |          | Job No. NH-18 /AP2018-19 -676 dt 16- 01-2019.                                                                                                                                                                                                         |          |                                                 |          |          |          |
|----------|----------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------|-------------------------------------------------|----------|----------|----------|
| BYPASSES | BYPASSES | BYPASSES                                                                                                                                                                                                                                              | BYPASSES | BYPASSES                                        | BYPASSES | BYPASSES | BYPASSES |
| 1        | 2020- 21 | Formation of Bypass road to Kadiri town from Design Ch.0/0 to 11/078 and 0/0 to 1/500 (existing Ch. 159/250 to Ch. 168/450) on NH-42 of two lane with paved shoulder road in the state of Andhra Pradesh on EPC mode.                                 | 220.660  | Tenders Invited                                 |          |          |          |
| 2        | 2019- 20 | Construction of Approaches to the existing 2-Lane ROB in lieu of LC No.RV 324 at Km 436/12-13 between Komatipalli and Gajapathinagaram Station at NH Km 515/200 of NH-26 in the State of A.P(Job No. NH43 (New NH26)-AP-2019-20-679, dated 13.12.2019 | 37.220   | Agreement concluded. Appointed date to be fixed |          |          |          |
| 3        | 2019- 20 | Construction of Bypass to Salur town from km 486/831 to km 491/420 of Raipur-Visakhapatnam section of NH- 26 in the State of Andhra Pradesh on EPC mode under Annual Plan2019- 20.Job No. NH26( Old NH 43) -AP-2019- 20 -680 dt 16-12-2019.           | 48.000   | Agreement concluded. Appointed date to be fixed |          |          |          |

## ANNEXURE-B2

REFERRED TO IN REPLY TO PART (C) OF LOK SABHA UNSTARRED QUESTION NO. 1981 FOR ANSWER FOR 22.09.2020 ASKED BY DR SANJEEV KUMAR SINGARI REGARDING CONSTRUCTION OF BYPASSES AND ROBs

## Details of approved / on-going standalone Bypass projects of NHAI

| Sl No   | Name Project                                        | of Leng th (km)   | Mod e   | Total Capita l Cost / Sancti oned cost Rs in Crore   | Awarded Cost Rs in Crore   | Date of Sanctio n   | Date of award   | Appoint ed Date           | Schedule d date of Completi on   | Funds Allocated / spent in Rs Crore   | Funds Allocated / spent in Rs Crore   |
|---------|-----------------------------------------------------|-------------------|---------|------------------------------------------------------|----------------------------|---------------------|-----------------|---------------------------|----------------------------------|---------------------------------------|---------------------------------------|
| Sl No   | Name Project                                        | of Leng th (km)   | Mod e   | Total Capita l Cost / Sancti oned cost Rs in Crore   | Awarded Cost Rs in Crore   | Date of Sanctio n   | Date of award   | Appoint ed Date           | Schedule d date of Completi on   | 2018- 19                              | 2019- 20                              |
| 1       | 6-laning of Chilakalurip et bypass Section of NH-16 | 16.3 84           | HAM     | 698.8 60                                             | 712.440                    | 12.02.20 19         | 08.03.20 19     | Terminated on 10.08. 2020 | Terminated on 10.08. 2020        | 0.11                                  | 167.5 2                               |
| 2       | Chinnavutup ally to Gollapudi from Km.0+000 to      | 30                | HAM     | 997.7 53                                             | 1148.40 0                  | 20.01.20 20         | 06.03.20 20     | Yet to be declare d       | NA                               | 12.90                                 | 2.60                                  |

|    | Km.30+000 in Vijayawada Gundugolanu Section of NH-16 (Pkg.- III)                                                                                           |         |           |           |             |             |                     |    |    |    |
|----|------------------------------------------------------------------------------------------------------------------------------------------------------------|---------|-----------|-----------|-------------|-------------|---------------------|----|----|----|
|  3 | Gollapudi to Chinnakakan i from Km.30+000 to Km.47+881 including major bridge across river Krishna in Vijayawada - Gundugolanu Section of NH-16 (Pkg.- IV) | 17.8 81 | 1194. 567 | 1546.31 0 | 20.01.20 20 | 06.03.20 20 | Yet to be declare d | NA |  0 |  0 |

*******