Lok Sabha Question No. 1505 (UNSTARRED), answered on 2017-12-27
Subject: Infrastructure and Project Monitoring Division
Ministry: STATISTICS AND PROGRAMME IMPLEMENTATION
Asked by: M. CHANDRAKASI

## GOVERNMENT OF INDIA MINISTRY OF STATISTICS AND PROGRAMME IMPLEMENTATION

## LOK SABHA

## UNSTARRED QUESTION NO. 1505

TO BE ANSWERED ON WEDNESDAY, THE 27 TH  DECEMBER, 2017

## INFRASTRUCTURE AND PROJECT MONITORING DIVISION

1505. SHRI M. CHANDRAKASI:

Will the Minister of STATISTICS AND PROGRAMME IMPLEMENTATION be pleased to state:

- (a)  the  details  of  mega  and  major  Central  Sector  Infrastructure Projects completed during the last three years in the country and in Tamil Nadu as monitored by the Infrastructure & Project Monitoring Division(IPMD) of the Ministry;
- (b)    whether  the  methodology  followed  by  IPMD  of  the  Ministry  is found efficient in ensuring timely implementation of important infrastructure projects of different Ministries and if not, the reasons therefor; and
- (c)    whether  the  Ministry  has  any  proposal  to  improve  the  Online Computerized Monitoring system (OCMS) employed by IPMD and if so, the details thereof?

## ANSWER

MINISTER OF STATE IN THE MINISTRY OF STATISTICS AND PROGRAMME IMPLEMENTATION  AND  MINISTER  OF  STATE  IN  THE  MINISTRY  OF PARLIAMENTARY AFFAIRS [SHRI VIJAY GOEL]

- (a) : Government in the Ministry of Statistics and Programme Implementation  monitors  on-going  Central  Sector  Infrastructure  Projects costing Rs. 150 crore and above on time and cost overruns, on the basis of information provided by the project implementing agencies.

The details of completed projects in the country during the last three at years [2014-15, 2015-16 and 2016-17] are available http://www.cspm.gov.in/English/Archive\_fr.htm.

The details of completed projects in Tamil Nadu during the last three years [2014-15, 2015-16 and 2016-17] are at Annexure.

(b) The methodology followed by IPMD of this Ministry is found efficient in  bringing  down  time  and  cost  overruns  to  23.52  %  and  12.6  %  from 44.99% and 36% in March 2000  respectively.

(c) Yes. Redesigning and redevelopment of the existing OCMS software is being done on .NET/ SQL platform.

***

## Annexure

## STATEMENT REFERRED TO IN REPLY TO PART (a) OF LOK SABHA UNSTARRED QUESTION NO 1505 DUE FOR ANSWER ON  27.12.2017 DETAILS OF COMPLETED CENTRAL SECTOR PROJECTS COSTING Rs. 150 CRORE AND ABOVE IN TAMILNADU

| SI.No            | Project                                                                                       | Date of Approval (month / year)   | Original (Revised) [Antici-pated] Date of Commiss-ioning (month / year)   | Original (Revised) [ Anticipated] Cost (Rs. crore)   | Cumulative Expenditure (Rs. crore)   | (Cost Overrun in Rs. Crore) [Time Overrun in months]   |
|------------------|-----------------------------------------------------------------------------------------------|-----------------------------------|---------------------------------------------------------------------------|------------------------------------------------------|--------------------------------------|--------------------------------------------------------|
| During 2014-2015 | During 2014-2015                                                                              | During 2014-2015                  | During 2014-2015                                                          | During 2014-2015                                     | During 2014-2015                     | During 2014-2015                                       |
|                  | CIVIL AVIATION                                                                                |                                   |                                                                           |                                                      |                                      |                                                        |
|                  | Airport Authority Of India Limited                                                            |                                   |                                                                           |                                                      |                                      |                                                        |
| 1                | D/O KAMARAJ DOMESTIC TER-PH-II AND EXP. ANNA INT. TER BLDG(K1)                                | 8/2008                            | 1/2011 (2/2012) [5/2012]                                                  | 1,808.00 (2,015.00) [2,015.00]                       | 1,939.20                             | (131.20) [16]                                          |
|                  | POWER                                                                                         |                                   |                                                                           |                                                      |                                      |                                                        |
|                  | Power Grid Corporation Of India Limited                                                       |                                   |                                                                           |                                                      |                                      |                                                        |
| 2                | COMMONTRANSMISSION SCHEME WITH ISSG PROJECTS IN NAGAPATTINAM/CUDDALOR OF TAMIL NADU - PART A1 | 1/2013                            | 10/2014 (-) [3/2015]                                                      | 182.80 (-) [182.80]                                  | 129.93                               | (-52.87) [5]                                           |
|                  | Total                                                                                         |                                   |                                                                           | 1,990.80 (2,015.00) [2,197.80]                       | 2,069.13                             |                                                        |
| During 2015-2016 | During 2015-2016                                                                              | During 2015-2016                  | During 2015-2016                                                          | During 2015-2016                                     | During 2015-2016                     | During 2015-2016                                       |
|                  | COAL                                                                                          |                                   |                                                                           |                                                      |                                      |                                                        |
|                  | Neyveli Lignite Corporation                                                                   |                                   |                                                                           |                                                      |                                      |                                                        |
| 1                | TPS-II EXPANSION (1470MW TO 1970MW) (NLC)                                                     | 10/2004                           | 6/2009 (3/2013) [4/2015]                                                  | 2,030.78 (3,583.77) [3,583.77]                       | 3,215.91                             | (1,185.13) [70]                                        |
| 2                | TUTICORIN THERMAL POWER PROJECT- 2X500MW                                                      | 5/2008                            | 3/2012 (5/2014) [8/2015]                                                  | 4,904.54 (6,602.74) [6,602.74]                       | 6,426.43                             | (1,521.89) [41]                                        |
|                  | Total                                                                                         |                                   |                                                                           | 6,935.32 (10,186.51) [10,186.51]                     | 9,642.34                             |                                                        |
| During 2016-2017 | During 2016-2017                                                                              | During 2016-2017                  | During 2016-2017                                                          | During 2016-2017                                     | During 2016-2017                     | During 2016-2017                                       |
|                  | PETROLEUM                                                                                     |                                   |                                                                           |                                                      |                                      |                                                        |
|                  | Chennai Petroleum Corporation Limited                                                         |                                   |                                                                           |                                                      |                                      |                                                        |
| 1                | MOUNDED BULLET PROJECT AT CPCL                                                                | 12/2012                           | 12/2014 (-) [3/2016]                                                      | 279.00 (-) [279.00]                                  | 190.86                               | (-88.14) [15]                                          |
|                  | ROAD TRANSPORT AND HIGHWAYS                                                                   |                                   |                                                                           |                                                      |                                      |                                                        |
|                  | National Highways Authority Of India                                                          |                                   |                                                                           |                                                      |                                      |                                                        |
| 2                | PONDICHERRY TO TINDIVANAM SECTION OF NH-66                                                    | 1/1991                            | 1/2008 (-) [0/0]                                                          | 285.00 (-) [285.00]                                  | 285.00                               | (0.00) [-]                                             |
| 3                | SIX LANNING OF HOSUR- KRISHNAGRI NH-7 KM.33.130 TO KM.93.00                                   | 6/2011                            | 12/2013 (-) [6/2016]                                                      | 535.00 (-) [535.00]                                  | 924.70                               | (389.70) [30]                                          |
|                  | Total                                                                                         |                                   |                                                                           | 1,099.00 (0.00) [1,099.00]                           | 1,400.56                             |                                                        |