Lok Sabha Question No. 3277 (UNSTARRED), answered on 2018-03-15
Subject: Ban on Companies for Bidding
Ministry: ROAD TRANSPORT AND HIGHWAYS
Asked by: MOHANBHAI KALYANJIBHAI KUNDARIYA

## GOVERNMENT OF INDIA MINISTRY OF ROAD TRANSPORT AND HIGHWAYS

## LOK SABHA UNSTARRED QUESTION NO. 3277

ANSWERED ON 15 TH  MARCH, 2018

## BAN ON COMPANIES FOR BIDDING

3277. SHRI KUNDARIYA MOHAN BHAI KALYANJI BHAI:

Will the Minister of ROAD TRANSPORT AND HIGHWAYS

## सड़क परिवहन औि िाजमार्ग मंत्री

be pleased to state:

- (a) whether a number of Highway projects have been delayed or terminated for defaults;
- (b) if so, the details thereof;
- (c) whether the Government/NHAI proposes to impose a ban on some infrastructure  companies  to  bid  for  road  projects  during  the  next  few  years; and
- (d) if so, the details thereof indicating the names of such groups?

## ANSWER

THE MINISTER OF STATE IN THE MINISTRY OF ROAD TRANSPORT AND HIGHWAYS

(SHRI MANSUKH L. MANDAVIYA)

- (a) to (b) Yes Madam. The details of delayed Highways project is in Annexure-1 and of terminated Highway Project is in Annexure-2.
- (c) No Madam.
- (d)  Question does not arise.

## ANNEXURE REFERRED TO IN REPLY OF PART (a) AND (b) OF LOK SABHA UNSTARRED QUESTION NO. 3277 ANSWERED ON 15.03.2018 ASKED BY SHRI KUNDARIYA MOHAN BHAI KALYANJI BHAI REGARDING 'BAN ON COMPANIES FOR BIDDING'

## Details of delayed projects

|   S.No | Project Name                                              | NH No   | Start Date   | Completion date as per contract   | Likley date of Completion   | State Name     | NHDP Phase   | Actual Award Date   |
|--------|-----------------------------------------------------------|---------|--------------|-----------------------------------|-----------------------------|----------------|--------------|---------------------|
|      1 | Kudapa-Mydukur-Kurnool                                    | 18      | Nov-2010     | May-2013                          | Mar-2018                    | Andhra Pradesh | III          | Feb-2009            |
|      2 | Nalbari to Bijni (AS-6)                                   | 31      | Nov-2005     | Jun-2009                          | Mar-2018                    | Assam          | II           | Mar-2005            |
|      3 | Nalbari to Bijni (AS-7)                                   | 31      | Oct-2005     | Apr-2008                          | Mar-2018                    | Assam          | II           | May-2005            |
|      4 | Brahmputra Bridge (AS-28)                                 | 31      | Oct-2006     | Apr-2010                          | Mar-2018                    | Assam          | II           | May-2006            |
|      5 | Harangajo to Maibang (AS-22)                              | 54      | Nov-2011     | Apr-2014                          | Mar-2018                    | Assam          | II           | Jun-2006            |
|      6 | Harangajo to Maibang (AS-23)                              | 54      | Aug-2006     | Feb-2009                          | May-2018                    | Assam          | II           | Mar-2006            |
|      7 | Maibang to Lumding (AS-27)                                | 54      | Oct-2006     | Apr-2009                          | Oct-2018                    | Assam          | II           | Feb-2006            |
|      8 | Maibang to Lumding (AS-26)                                | 54      | Jul-2011     | Jan-2014                          | Sep-2018                    | Assam          | II           | Nov-2005            |
|      9 | Maibang to Lumding (AS-25)                                | 54      | Jan-2011     | Jul-2013                          | Mar-2018                    | Assam          | II           | Dec-2005            |
|     10 | Maibang to Lumding (AS-24)                                | 54      | Jan-2011     | Jul-2013                          | Mar-2018                    | Assam          | II           | Nov-2005            |
|     11 | Dharamtul to Sonapur (AS-20)                              | 37      | Nov-2005     | May-2008                          | Mar-2018                    | Assam          | II           | Apr-2005            |
|     12 | Sonapur to Guwahati (AS-3)                                | 37      | Sep-2005     | Jun-2009                          | Mar-2018                    | Assam          | II           | Mar-2005            |
|     13 | Balance work of 4 laning of Gorakpur -Gopalganj           | 28      | Jun-2015     | Jun-2017                          | Apr-2018                    | Bihar          | II           | May-2015            |
|     14 | Patna- Muzzaffarpur                                       | 19& 77  | Aug-2010     | Feb-2013                          | Jun-2018                    | Bihar          | III          | Nov-2009            |
|     15 | Two laning with PS of Chhapra - Gopalganj                 | 85      | Dec-2015     | Dec-2017                          | Jun-2018                    | Bihar          | III          | Aug-2015            |
|     16 | 2-Laning with PS Khagaria - Purnea                        | 31      | May-2011     | Feb-2014                          | Mar-2018                    | Bihar          | III          | Feb-2011            |
|     17 | Patna - Bakhtiarpur                                       | 30      | Sep-2011     | Mar-2014                          | Mar-2018                    | Bihar          | III          | Dec-2010            |
|     18 | 4 Laning of Chappra- Hajipur(Approved Length 153 Km)      | 19      | Jan-2011     | Jul-2013                          | Mar-2018                    | Bihar          | III          | May-2010            |
|     19 | 2 Laning of Muzaffarpur - Sonbarsa(Approved Length 89 Km) | 77      | May-2011     | Nov-2013                          | Mar-2018                    | Bihar          | III          | Jul-2010            |

|   S.No | Project Name                                                | NH No   | Start Date   | Completion date as per contract   | Likley date of Completion   | State Name                          | NHDP Phase   | Actual Award Date   |
|--------|-------------------------------------------------------------|---------|--------------|-----------------------------------|-----------------------------|-------------------------------------|--------------|---------------------|
|     20 | 2 Laning of Mokama- Munger(Approved Length 70 Km)           | 80      | May-2011     | May-2013                          |                             | Bihar                               | III          | May-2010            |
|     21 | Varanasi-Aurangabad                                         | 2       | Sep-2011     | Mar-2014                          | Mar-2018                    | Bihar[135]/ Uttar Pradesh[57.4]     | V            | Apr-2010            |
|     22 | Four laning of Orissa/Chattisgarh Border - Aurang section   | 6       | Feb-2013     | Aug-2015                          | Mar-2018                    | Chhattisgarh                        | IV           | Aug-2011            |
|     23 | Ahmedabad to Vadodara Section                               | 8       | Jan-2013     | Dec-2015                          | Mar-2018                    | Gujarat                             | V            | Apr-2011            |
|     24 | Vadodara-Surat Section                                      | 8       | Mar-2014     | Aug-2016                          | May-2018                    | Gujarat                             | V            | Apr-2012            |
|     25 | Gujarat/Maharashtra Border-Surat - Hazira Port Section      | 6       | Mar-2010     | Sep-2012                          | Aug-2018                    | Gujarat                             | III          | Feb-2009            |
|     26 | Kandla - Mundra Port(Approved Length 73 Km)                 | 8A      | Jan-2011     | Jul-2013                          | Mar-2018                    | Gujarat                             | III          | Jan-2010            |
|     27 | Surat - Dahisar (Six lane)                                  | 8       | Feb-2009     | Aug-2011                          |                             | Gujarat[118.2]/ Maharashtra[120.77] | V            | Feb-2008            |
|     28 | Four laning of Kaithal - Rajasthan border                   | 65      | Jul-2015     | Jan-2018                          | Jun-2018                    | Haryana                             | IV           | May-2014            |
|     29 | Four Laning of Hisar - Dabwali section with PS - Package -I | 10      | Aug-2015     | Feb-2018                          | Feb-2018                    | Haryana                             | IV           | Mar-2015            |
|     30 | Rohtak - Bawal(Approved Length 97 Km)                       | 71      | May-2011     | Nov-2013                          | Mar-2018                    | Haryana                             | III          | Feb-2010            |
|     31 | Delhi/Haryana Border to Rohtak                              | 10      | May-2008     | May-2010                          | Mar-2018                    | Haryana                             | III          | Jul-2007            |
|     32 | Panipat - Jalandhar (Six lane)                              | 1       | May-2009     | Nov-2011                          | Mar-2018                    | Haryana[116]/ Punjab[175.1]         | V            | Feb-2008            |
|     33 | Gurgaon - Kotputli - Jaipur (Six lane)                      | 8       | Apr-2009     | Oct-2011                          | Mar-2018                    | Haryana[64.3]/ Rajasthan[161.3]     | V            | Feb-2008            |
|     34 | Delhi - Agra(Approved Length 180.3 Km)                      | 2       | Oct-2012     | Apr-2015                          | Mar-2018                    | Haryana[74]/ Uttar Pradesh[105.5]   | V            | May-2010            |
|     35 | Four Laning of Kiratpur-Ner Chowk Section                   | 21      | Nov-2013     | Nov-2016                          | Apr-2019                    | Himanchal Pradesh                   | III          | Feb-2012            |
|     36 | Jammu - Udhampur                                            | 1A      | Jun-2011     | Jun-2014                          | Mar-2018                    | Jammu Kashmir                       | II           | Apr-2010            |
|     37 | Srinagar to Banihal                                         | 1A      | Jun-2011     | Jun-2014                          | Dec-2018                    | Jammu Kashmir                       | II           | Sep-2010            |

|   S.No | Project Name                                                                                        | NH No   | Start Date   | Completion date as per contract   | Likley date of Completion   | State Name                        | NHDP Phase   | Actual Award Date   |
|--------|-----------------------------------------------------------------------------------------------------|---------|--------------|-----------------------------------|-----------------------------|-----------------------------------|--------------|---------------------|
|     38 | Quazigund-Banihal                                                                                   | 1A      | Jun-2011     | Jun-2016                          | Mar-2019                    | Jammu Kashmir                     | II           | Apr-2010            |
|     39 | Ranchi - Rargaon - Jamshedpur                                                                       | 33      | Dec-2012     | Jun-2015                          | Jul-2018                    | Jharkhand                         | III          | Mar-2011            |
|     40 | Six-laning of Barwa Adda-Panagarh                                                                   | 2       | Apr-2014     | Sep-2016                          | Mar-2018                    | Jharkhand[43]/ West Bengal[79.88] | V            | Apr-2013            |
|     41 | 4-Laning of Goa/Karnataka Border- Kundapur Section                                                  | 17      | Mar-2014     | Aug-2016                          | Mar-2018                    | Karnataka                         | IV           | Jul-2012            |
|     42 | MH/ KNT Border Sangareddy                                                                           | 9       | Apr-2014     | Sep-2016                          | Mar-2018                    | Karnataka                         | III          | Nov-2011            |
|     43 | Two lane with paved shoulders of Bijapur - Gulbarga - Homnabad - section of NH-218 ( New NH No -50) | 218     | Mar-2015     | Sep-2017                          | Mar-2018                    | Karnataka                         | IV           | Jan-2015            |
|     44 | Kundapur-Surathkal &Mangalore- KNT/Kerala Border                                                    | 17      | Sep-2010     | Mar-2013                          | Mar-2018                    | Karnataka                         | III          | Nov-2009            |
|     45 | 4 laning of Kazhakkottam to Mukkola section of NH-47                                                | 47      | Jun-2015     | Jun-2017                          | Nov-2018                    | Kerala                            | III          | May-2015            |
|     46 | Six lanning of Vadakkancherry - Thrissure section                                                   | 47      | Feb-2010     | Oct-2013                          | Jun-2018                    | Kerala                            | II           | Feb-2009            |
|     47 | 4 Laning of four stretches of Lakhnadon - Seoni ( leftout Stretches ) of NH-7                       | 7       | Oct-2016     | Oct-2017                          | Apr-2018                    | Madhya Pradesh                    | II           | Aug-2016            |
|     48 | Four laning of Gwalior-Shivpuri                                                                     | 3       | May-2013     | Nov-2015                          | Apr-2018                    | Madhya Pradesh                    | IV           | Sep-2011            |
|     49 | Four Laning of Jabalpur - Lakhnadon                                                                 | 7       | Jun-2015     | Dec-2017                          | Jul-2018                    | Madhya Pradesh                    | IV           | Mar-2015            |
|     50 | Four Laning of Rewa - Katni - Jabalpur - Package -I                                                 | 7       | Jun-2015     | Jun-2017                          | May-2018                    | Madhya Pradesh                    | IV           | Mar-2015            |
|     51 | Four Laning of Rewa - Katni - Jabalpur - Package -II                                                | 7       | Jun-2015     | Jun-2017                          | May-2018                    | Madhya Pradesh                    | IV           | Mar-2015            |
|     52 | Four Laning of Rewa - Katni - Jabalpur - Package -IV                                                | 7       | Jun-2015     | Jun-2017                          | May-2018                    | Madhya Pradesh                    | IV           | Mar-2015            |
|     53 | Indore-Dewas(Approved Length 55 Km)                                                                 | 3       | Nov-2010     | May-2013                          | Mar-2018                    | Madhya Pradesh                    | V            | Mar-2010            |
|     54 | Indore-Jhabua-Gujrat/MP (Approved Length 168)                                                       | 59      | Oct-2010     | Apr-2013                          | Mar-2018                    | Madhya Pradesh                    | III          | Dec-2009            |

|   S.No | Project Name                                                                          |   NH No | Start Date   | Completion date as per contract   | Likley date of Completion   | State Name                                | NHDP Phase   | Actual Award Date   |
|--------|---------------------------------------------------------------------------------------|---------|--------------|-----------------------------------|-----------------------------|-------------------------------------------|--------------|---------------------|
|     55 | 4 Laning of Nagpur Betul                                                              |      69 | Feb-2011     | Aug-2014                          | Jun-2018                    | Madhya Pradesh[120]/ Maharashtra[56.3]    | IV           | May-2010            |
|     56 | Gwalior - Jhansi                                                                      |      75 | Jun-2007     | Dec-2009                          |                             | Madhya Pradesh[68.5]/ Uttar Pradesh[11.5] | II           | May-2006            |
|     57 | Four laning from MP/Maharashtra border to Nagpur I/C Kamptee Kanoon and Nagpur bypass |       7 | Apr-2010     | Jun-2012                          | Mar-2018                    | Maharashtra                               | II           | Aug-2009            |
|     58 | 4-Laning of Khed - Sinnar Section                                                     |      50 | Feb-2014     | Aug-2016                          | Mar-2018                    | Maharashtra                               | IV           | Mar-2013            |
|     59 | 4-Laning of Solapur - Yedishi section of NH-211                                       |     211 | Jan-2015     | Jul-2017                          | May-2018                    | Maharashtra                               | IV           | Dec-2013            |
|     60 | Four Laning of Aurangabad - Yedishi                                                   |     211 | Jul-2015     | Jan-2018                          | Dec-2018                    | Maharashtra                               | IV           | Apr-2014            |
|     61 | 4-Laning of Solapur - Maharashtra/ Karnatka Section                                   |       9 | Jun-2014     | Nov-2016                          | Mar-2018                    | Maharashtra                               | III          | Dec-2011            |
|     62 | Pune - Satara(Approved Length 145)                                                    |       4 | Oct-2010     | Mar-2013                          | Sep-2018                    | Maharashtra                               | V            | Jan-2010            |
|     63 | Talegaon-Amravat(Approved Length 58Km)                                                |       6 | Nov-2009     | Nov-2013                          |                             | Maharashtra                               | III          | Aug-2009            |
|     64 | Nagpur - kondhali                                                                     |       6 | Jun-2006     | Dec-2008                          |                             | Maharashtra                               | III          | Sep-2005            |
|     65 | Panvel-Indapur                                                                        |      17 | Dec-2011     | Jun-2014                          | Mar-2018                    | Maharashtra                               | III          | Oct-2010            |
|     66 | Jorbat-Barapani                                                                       |      40 | Jan-2011     | Jan-2014                          | Mar-2018                    | Meghalaya                                 | SARDP- NE    | May-2010            |
|     67 | Six Laning of Chandikhol-Jagatpur- Bhubaneswar(Approved Length 61 Km)                 |       5 | Dec-2011     | Jun-2014                          | Mar-2018                    | Odisha                                    | V            | Apr-2010            |
|     68 | Panikholi-Rimoli (Approved Length 106 Km)                                             |     215 | May-2013     | Oct-2015                          | Mar-2018                    | Odisha                                    | III          | Aug-2011            |
|     69 | Jalandhar - Amritsar                                                                  |       1 | Jan-2014     | Jan-2016                          | Mar-2018                    | Punjab                                    | II           | Nov-2013            |

|   S.No | Project Name                                                                                                     | NH No   | Start Date   | Completion date as per contract   | Likley date of Completion   | State Name   | NHDP Phase     | Actual Award Date   |
|--------|------------------------------------------------------------------------------------------------------------------|---------|--------------|-----------------------------------|-----------------------------|--------------|----------------|---------------------|
|     70 | Improvement of Amritsar bypass by construction of additional structure and service roads on NH-1                 | 1       | Nov-2015     | Nov-2017                          | Dec-2018                    | Punjab       | Misc. Projects | Sep-2015            |
|     71 | Four laning of Kharar - Kurali section of NH-21                                                                  | 21      | Dec-2015     | Dec-2017                          | Mar-2018                    | Punjab       | Misc. Projects | Sep-2015            |
|     72 | Four lanning of Ludhiyana- Talwandi section                                                                      | 95      | Mar-2012     | Sep-2014                          | Mar-2018                    | Punjab       | III            | Dec-2010            |
|     73 | Ludhiana - Talwandi                                                                                              | 95      | Jul-2015     | Jul-2016                          | Mar-2018                    | Punjab       | III            | Nov-2014            |
|     74 | Two laning with paved shoulder Barmer - Sanchor - Gujarat boder ( up to Gandhav Bridge) section of NH-15         | 15      | Aug-2015     | Feb-2018                          | May-2018                    | Rajasthan    | IV             | Jan-2015            |
|     75 | Two Laning with PS of Uncha Nagla - Khanuwara - Roppas -Dholpur                                                  | 123     | Feb-2016     | Feb-2018                          | Mar-2018                    | Rajasthan    | IV             | Aug-2015            |
|     76 | Deoli - Kota                                                                                                     | 12      | Jan-2011     | Jul-2013                          | Mar-2018                    | Rajasthan    | III            | Apr-2010            |
|     77 | Padi - Dahod                                                                                                     | 113     | Nov-2014     | May-2017                          | May-2018                    | Rajasthan    | IV             | Jan-2014            |
|     78 | Two laning with Paved shoulder of KarauIi - Dholpur                                                              | 11B     | Sep-2014     | Sep-2016                          | Aug-2018                    | Rajasthan    | IV             | Feb-2014            |
|     79 | Jaisalmer - Barmer                                                                                               | 15      | Aug-2015     | Feb-2018                          | Mar-2018                    | Rajasthan    | IV             | Apr-2014            |
|     80 | 2-Lane with paved shoulder with provision of Capacity Augmentation of Rajasthan Border-Fatehpur- Salasar Section | 65      | Feb-2014     | Aug-2016                          | Jun-2018                    | Rajasthan    | IV             | Nov-2012            |
|     81 | Two Laning with PS of Nagapattinam - Thanjavur                                                                   | 67      | Jun-2015     | Dec-2017                          | Aug-2018                    | Tamil Nadu   | III            | Mar-2015            |
|     82 | Six Laning of Krishnagiri-walajhapet section                                                                     | 46      | Jun-2011     | Dec-2013                          | Dec-2018                    | Tamil Nadu   | V              | Mar-2010            |
|     83 | Four Laning of Madurai - Ramanathapuram (km 5. to km 81) and Two laning with PS km 81 to km 120                  | 49      | May-2015     | Nov-2017                          | Aug-2018                    | Tamil Nadu   | III            | Apr-2015            |

|   S.No | Project Name                                                                   | NH No    | Start Date   | Completion date as per contract   | Likley date of Completion   | State Name                               | NHDP Phase     | Actual Award Date   |
|--------|--------------------------------------------------------------------------------|----------|--------------|-----------------------------------|-----------------------------|------------------------------------------|----------------|---------------------|
|     84 | Trichy - Karur                                                                 | 67       | Jan-2008     | Jul-2010                          | Mar-2020                    | Tamil Nadu                               | III            | Mar-2007            |
|     85 | 2 Laning of Dindigul-Perigulam- Theni-Kumili                                   | 220      | Sep-2011     | Aug-2013                          | Dec-2018                    | Tamil Nadu                               | III            | May-2010            |
|     86 | 2-Laning of Krishnagiri-Tindivanam (Approved Length 170 Km.)                   | 66       | Apr-2012     | Apr-2014                          | Apr-2019                    | Tamil Nadu                               | III            | May-2011            |
|     87 | Two Laning of Trichy - Karaikudi and Trichy Bypass(Approved Length 100 Km)     | 210 & 67 | May-2011     | May-2013                          | Dec-2018                    | Tamil Nadu                               | III            | May-2010            |
|     88 | Development of Adiquate Road Connectivity to Chennai -Ennore Port Connectivity | SR       | Jun-2011     | Jun-2013                          | Dec-18                      | Tamil Nadu                               | I              | Dec-2010            |
|     89 | Tirupati -Tiruthani - Chennai(Approved Length 125.5 Km)                        | 205      | Apr-2011     | Oct-2013                          | Dec-2018                    | Tamil Nadu[61.47]/ Andhra Pradesh[63.23] | III            | Apr-2010            |
|     90 | 2-laning with paved shoulders of Tanda -Raebareli                              | 232      | Apr-2014     | Jan-2016                          | Mar-2018                    | Uttar Pradesh                            | Misc. Projects | Feb-2014            |
|     91 | 2-laning with paved shoulders of Raebareli - Banda section of NH-232           | 232      | Apr-2014     | Jan-2016                          | Mar-2018                    | Uttar Pradesh                            | Misc. Projects | Feb-2014            |
|     92 | Four laning of Varanasi Bypass                                                 | 29&56    | May-2015     | May-2017                          | Jun-2018                    | Uttar Pradesh                            | IV             | Jan-2015            |
|     93 | Etawah -Chakeri (Kanpur)                                                       | 2        | Mar-2013     | Sep-2015                          | Mar-2018                    | Uttar Pradesh                            | V              | Nov-2011            |
|     94 | Ghaziabad-Aligarh (Approved Length 106 )                                       | 91       | Feb-2011     | Aug-2013                          | Mar-2018                    | Uttar Pradesh                            | III            | Dec-2009            |
|     95 | Muradabad-Bareily (Approved Length 112)                                        | 24       | Apr-2010     | Jun-2013                          | Mar-2018                    | Uttar Pradesh                            | III            | Dec-2009            |
|     96 | Bareily - Sitapur(Approved Length 134 Km)                                      | 24       | Mar-2011     | Sep-2013                          | Mar-2018                    | Uttar Pradesh                            | III            | Apr-2010            |
|     97 | 2-Laning with PS Raibariely to Allahabad                                       | 24B      | Jul-2012     | Jan-2014                          | Sep-2018                    | Uttar Pradesh                            | IV             | Dec-2010            |
|     98 | Muzaffarnagar - Haridwar (Approved Length 77 )                                 | 58, 72   | Sep-2011     | Mar-2013                          | Dec-2018                    | Uttar Pradesh[21]/ Uttaranchal[59]       | III            | Dec-2009            |

|   S.No | Project Name                                                           |   NH No | Start Date   | Completion date as per contract   | Likley date of Completion   | State Name                            | NHDP Phase   | Actual Award Date   |
|--------|------------------------------------------------------------------------|---------|--------------|-----------------------------------|-----------------------------|---------------------------------------|--------------|---------------------|
|     99 | Haridwar - Dehradun (Approved Length 69)                               |      72 | Nov-2011     | Oct-2013                          | Jun-2018                    | Uttarakhand                           | III          | Dec-2009            |
|    100 | 2 laning with paved shoulder of Sitarganj - Tanakur section of NH- 125 |     125 | Sep-2015     | Sep-2017                          | Jun-2018                    | Uttarakhand                           | IV           | Oct-2014            |
|    101 | 4-Laning of Kashipur-Sitarganj Section                                 |      74 | Mar-2014     | Aug-2016                          | Jul-2018                    | Uttarakhand[74.0]/ Uttar Pradesh[3.2] | IV           | Nov-2012            |
|    102 | 2-Laning with PS Sitarganj Bareily Section                             |      74 | Jan-2014     | Jan-2016                          |                             | Uttarakhand[9]/ Uttar Pradesh[65.46]  | IV           | Oct-2013            |
|    103 | 4 Laning of Brahampore-Faraka                                          |      34 | Feb-2011     | Aug-2013                          | Dec-2018                    | West Bengal                           | III          | Feb-2010            |
|    104 | 4 Laning of Faraka-Raiganj                                             |      34 | Feb-2011     | Aug-2013                          | Mar-2018                    | West Bengal                           | III          | Feb-2010            |
|    105 | 6-Laning of Dhankuni-Khargpur Section                                  |       6 | Apr-2012     | Sep-2014                          | Jun-2018                    | West Bengal                           | V            | Feb-2011            |
|    106 | Krishnanagar - Berhampore                                              |      34 | Feb-2012     | Jul-2014                          | Mar-2018                    | West Bengal                           | III          | Feb-2011            |
|    107 | Construction of Islampur By pass                                       |      31 | Jan-2016     | Jan-2018                          | Mar-2018                    | West Bengal                           | II           | Oct-2015            |

Annexure - 2

## ANNEXURE REFERRED TO IN REPLY OF PART (a) AND (b) OF LOK SABHA UNSTARRED QUESTION NO. 3277 ANSWERED ON 15.03.2018 ASKED BY SHRI KUNDARIYA MOHAN BHAI KALYANJI BHAI REGARDING 'BAN ON COMPANIES FOR BIDDING'

## Status of Terminated/ Foreclosed/withdrawn Contracts

|   S.No | Project Name                                                             | NH No   |   Length | Funded By   | Phase   |   Cost ( Rs in crs) | Agency                              | State Name     | Remarks     |
|--------|--------------------------------------------------------------------------|---------|----------|-------------|---------|---------------------|-------------------------------------|----------------|-------------|
|      1 | 2 Laning with paved shoulder of Chhapra - Rewaghat - Muzaffarpur section | 102     |   73.08  | NHAI        | IV      |              415.71 | Supreme Infrastructure India Ltd    | Bihar          | Re-awarded  |
|      2 | Hospet - Chitradurga                                                     | 13      |  120.03  | BOT         | IIIB    |             1033.66 | Ramkey Infrasructure Ltd            | Karnataka      | Re-awarded  |
|      3 | Jabalpur to Lakhanadone                                                  | 7       |   80.82  | BOT         | IV      |              776.76 | Gannon Dunkerley & Co. Ltd.         | Madhya Pradesh | Re-awarded  |
|      4 | Four laning of Jabalpur- Katni-Rewa Section                              | 7       |  225.686 | BOT         | IVB     |             1895.45 | SOMA Tollways Pvt. Ltd.             | Madhya Pradesh | Re-awarded  |
|      5 | Four laning of Shivpuri- Dewas                                           | 3       |  330.21  | BOT         | IV      |             2815    | GVK Transportations Network Ltd.    | Madhya Pradesh | Re-awarded  |
|      6 | 4-laning of Kharar - Kurali                                              | 21      |   14.13  | NHAI        | Others  |              298.56 | Supreme Infrastructure India Ltd    | Punjab         | Re-awarded  |
|      7 | 4 Laning of UP/Haryana Border-Yamunanagar-Saha- Barwala- Panchkula       | 73      |  107     | BOT         | IIIB    |              934.94 | Gammon Infrastructure Projects Ltd. | Haryana        | Re-awarded  |
|      8 | Agra-Etawah Bypass                                                       | 2       |  124.52  | BOT         | V       |             1207    | Ramky Infrastructure Ltd.           | Uttra Pradesh  | Re-awarded  |
|      9 | 2 Laning of Jowai - Meghalaya/Assam Border                               | 44      |  102     | BOT         | IIIB    |              390    | Simplex Infrastructure Ltd.         | Mehalaya       | Re-awardded |
|     10 | 2 Laning of Forbesganj- Jogwani(Approved Length 13 Km)                   | 57A     |    9.258 | Annuity     | IIIB    |               73.55 | GPT-RDS Consortium Ltd              | Bihar          | Re-awarded  |

|   S.No | Project Name                                                                                 | NH No   |   Length | Funded By   | Phase   |   Cost ( Rs in crs) | Agency                                       | State Name             | Remarks                                              |
|--------|----------------------------------------------------------------------------------------------|---------|----------|-------------|---------|---------------------|----------------------------------------------|------------------------|------------------------------------------------------|
|     11 | 2-Laning with PS Gopalganj-Chappra                                                           | 85      |   92     | Annuity     | IIIB    |              325    | Abhijeet Infrastructure Ltd.                 | Bihar                  | Re-awarded                                           |
|     12 | Patna - Buxar                                                                                | 30& 84  |  124.85  | BOT         | IIIB    |             1129.11 | Gammon Infrastructure Projects Ltd           | Bihar                  | Re-awarded                                           |
|     13 | 2-Laning with paved shoulder of Rehabitation and augmentation of the Gulabpur-Uniara Section | 148D    |  214     | NHAI        | IV      |              523.87 | Gammon India Limited                         | Rajasthan              | Re-awarded                                           |
|     14 | Barwa Adda Panagarh                                                                          | 2       |  122.88  | BOT         | V       |             1665    | IL&FS Transportation Networks                | Jahrkhand/ West Bengal | Re-awarded                                           |
|     15 | 4-Laning of Amaravati - Jalgaon                                                              | 6       |  275.22  | BOT         | IV      |             2537.81 | L&T Infrastructure Development Projects Ltd. | Maharashtra            | Strectches divided in to three packages . Re-awarded |
|     16 | 4-Laning of Jalgaon- Maharashtra/Gujrat Border                                               | 6       |  208.84  | BOT         | IV      |             1968.37 | L&T Infrastructure Development Projects Ltd. | Maharashtra            | Strectches divided in to three packages . Re-awarded |
|     17 | vadodara - Surat section                                                                     | 8       |    6.74  | BOT         | V       |              407    | HCC Concessions Ltd                          | Gujarat                | Re-awarded                                           |
|     18 | 4-Laning of Raipur - Bilaspur                                                                | 200     |  126.525 | BOT         | IV      |             1216.03 | IVRCL Assets Holding Ltd.                    | Chattisgarh            | Re-awarded                                           |
|     19 | 4 Laning of Khagaria- Bakhtiarpur                                                            | 31      |  112.98  | BOT         | IIIB    |             1635.33 | Navayuga Engineering Company Ltd.            | Bihar                  | Re-awarded                                           |
|     20 | Four laning of Meerut Bulandshahar                                                           | 235     |   66.482 | BOT         | IV      |              508.57 | C & C Constructions Limited                  | Uttra Pradesh          | Re-awarded                                           |
|     21 | Vijayawada- Machhlipatnam                                                                    | 9       |   64.611 | EPC         | IIIA    |              606    | Madhucon Projects Ltd.                       | Andra Pradesh          | Re-awarded                                           |
|     22 | 4-Laning of Mahulia to Behragora -JH/WB Border                                               | 33& 6   |   71.61  | BOT         | IV      |              940    | Simplex Infrastructure Projects Ltd.         | Jharkhand              | Re-awarded                                           |

|   S.No | Project Name                                    | NH No           |   Length | Funded By   | Phase   |   Cost ( Rs in crs) | Agency                                                    | State Name          | Remarks                                                                                    |
|--------|-------------------------------------------------|-----------------|----------|-------------|---------|---------------------|-----------------------------------------------------------|---------------------|--------------------------------------------------------------------------------------------|
|     23 | Rampur - Kathgodam                              | 87              |   93.226 | BOT         | IIIB    |              790    | ERA Infra Engineering Ltd.-OJSC-SIBMOST (JV)              | Uttarkhand          | The packageds was divided into two parts and both the packages are awarded .               |
|     24 | 4 Laning of Barhi - Hazaribagh                  | 33              |   41.314 | BOT         | IIIB    |              398    | Abhijeet Infrastructure Ltd-Corporate Ispat Alloy Ltd(JV) | Jharkhand           | Awarded                                                                                    |
|     25 | 4-Laning of JH/WB Border - Kharagpur            | 33& 6           |   55.2   | BOT         | IV      |              940    | Simplex Infrastructure Projects Ltd.                      | West Bengal         | Awarded                                                                                    |
|     26 | 4-Laning of Hospet-Bellary- Karnataka/AP Border | 63              |   95.44  | BOT         | IV      |              910.08 | PNC Infratech Ltd.- BF Utility Ltd.                       | Karnataka           | Awarded                                                                                    |
|     27 | 4-Laning of Lucknow - Sultanpur                 | 56              |  125.9   | BOT         | IV      |             1043.51 | ESSAR - Atlanta (JV)                                      | Uttra Pradesh       | Awarded                                                                                    |
|     28 | Bhopal-Sanchi                                   | 86Ex            |   53.78  | Annuity     | IIIB    |              209    | Pratibha Industries- Abhyuday Housing Construction Ltd    | Madhya Pradesh      | Awarded                                                                                    |
|     29 | 4-Laning of Angul - Sambalpur                   | 42              |  153     | BOT         | IVA     |             1220.32 | Abhijit Roads Ltd.                                        | Odisha              | Awarded                                                                                    |
|     30 | Punjab/Haryana Border - Jind                    | 71              |   68     | BOT         | III     |              438.75 | Unity Infra Projects Ltd                                  | Haryana             | Awarded                                                                                    |
|     31 | Kishangarh - udaipur - Ahmedabad                | 79A , 79 ,76& 8 |  555.5   | BOT         | V       |             5387.3  | GMR                                                       | Rajasthan / Gujarat | Re-awarded .This stretch was divided into seven packages . All seven packages are awarded. |

|   S.No | Project Name                                                                                |   NH No | Length   | Funded By   | Phase   | Cost ( Rs in crs)   | Agency                                               | State Name     | Remarks                                                                 |
|--------|---------------------------------------------------------------------------------------------|---------|----------|-------------|---------|---------------------|------------------------------------------------------|----------------|-------------------------------------------------------------------------|
|     32 | 4-Laning of Cuttak - Angul                                                                  |      42 | 112      | BOT         | III     | 1123.69             | Ashoka Buildcon                                      | Odisha         | Re-awarded                                                              |
|     33 | Rehabitation and Upgradation to Birmitrapur to Barkote (4 Lane-75.66 Km)-(2 Lane-49.955 Km) |      23 | 125.615  | BOT         | IV      | 778.15              | Gammon Infrastructure Projects Limited               | Odisha         | Projects Divided in to three packages and re- awarded for all packages. |
|     34 | 4 Laning of Solapur - Bijapur                                                               |      13 | 110.542  | BOT         | III     | 1002.48             | Sadbhav Engineering Limited                          | Maharashtra    | Re-awarded                                                              |
|     35 | Six-Laning of Aurangabad- Barwa Adda                                                        |       2 | 221.346  | BOT         | V       | 2340                | KMC Constructions Ltd.                               | Jharrkhand     | Re-awarded                                                              |
|     36 | Six-Laning of Gundugolanu Rajamundry                                                        |       5 | 120.741  | BOT         | V       | 1617                | IVRCL Assests& Holding Limited                       | Andra Prradesh | Terminated                                                              |
|     37 | Six-Laning of Anandapuram- Visakapatnam-Anakapalli                                          |       5 | 58.222   | BOT         | V       | 839                 | Transstroy (India) Ltd.- OJSC Corporation Transstroy | Andra Pradesh  | Bids invited.                                                           |
|     38 | 4-lanning of Kannur Vengalem Kuttipuram (Package -I)                                        |      17 | 83.2     | BOT         | III     | 1366                | KMC Construction Ltd.                                | Goa            | Under DPR statge                                                        |
|     39 | KNT/Kerala Border to Kanuur Section(Approved Length 286.3)                                  |      17 | 126.6    | BOT         | III     | 1157.16             | Transstry-OJSC Consortium                            | Kerala         | Under DPR statge                                                        |
|     40 | 4-lanning of Kannur Vengalem Kuttipuram (Package -II)                                       |      17 | 81.5     | BOT         | III     | 1312                | KMC Construction Ltd.                                | Kerala         | Under DPR statge                                                        |
|     41 | Charthalai-ochira                                                                           |      47 | 83.6     | BOT         | III     | 1535                | ISOLUX-SOMA                                          | Kerala         | Under DPR statge                                                        |
|     42 | Ochira - Thiruvanthapuram                                                                   |      47 |          |             |         |                     |                                                      |                | Under DPR statge                                                        |
|     43 | 4 Laning of Coimbatore- Mettupalayam                                                        |      67 | 53.93    | BOT         | III     | 592                 | Transstroy-OJSC Consortium                           | Tamil Nadu     | To be Re-award.                                                         |
|     44 | 2-Laning with PS Aligarh -                                                                  |      91 | 268      | BOT         | IV      | 723.68              | Lanco Infratech Ltd.                                 | Uttar          | Divided into five                                                       |

| S.No   | Project Name                                                                                                                                  | NH No   | Length   | Funded By   | Phase   | Cost ( Rs in crs)   | Agency                                         | State Name     | Remarks                                 |
|--------|-----------------------------------------------------------------------------------------------------------------------------------------------|---------|----------|-------------|---------|---------------------|------------------------------------------------|----------------|-----------------------------------------|
|        | Kanpur                                                                                                                                        |         |          |             |         |                     |                                                | Pradesh        | packages.Bids invited for all packages. |
| 45     | Chennai - Tada                                                                                                                                | 5       | 43.4     | BOT         | V       | 353.37              | L& T Ltd                                       | Tamil Nadu     | Re-awarded                              |
| 46     | Walajapet - Poonamalle                                                                                                                        | 46      | 93       | BOT         | V       | 1287.95             | ESSEL Infra Projects Ltd                       | Tamil Nadu     | Bids invited for all packages           |
| 47     | Obedullaganj - Betul                                                                                                                          | 69      | 125      | BOT         | III     | 912                 | Transtroy ( India) Ltd                         | Madhya Pradesh | Re-awarded                              |
| 48     | 4 Laning of Belgaum- Khanpur Section(Km 0.00 to Km 30.00) and 2 Laning with paved sholuders of khanpur-Knt/Goa border.(Km 30.00 to Km 84.120) | 4A      | 81.89    | BOT         | III     | 359                 | GVR Infra Projects- RMNInfrastructure Ltd      | Karnataka      | Divided into two packagesRe- awarded    |
| 49     | Pimpalgaon - Nasik - Gonde                                                                                                                    | 3       | 60       | BOT         | III     | 940                 | Larsen& Toubro Ltd. - ABL Consortium           | Maharashtra    | To be Re-award.                         |
| 50     | 4 laning of Jetpur-Somnath section of NH-8D (approved length 127.6)                                                                           | 8D      | 123.45   | BOT         | III     | 828                 | IDFC-PLUS Expessway Berhad Consortium          | Gujarat        | To be Re-award.                         |
| 51     | 4-Laning of Rohtak-Jind (Approved Length 45 Km)                                                                                               | 71      | 48.6     | BOT         | III     | 283.25              | Vijai Infrastructure Ltd.                      | Haryana        | To be Re-award.                         |
| 52     | Rimoli - Roxy - Rajamunda(Approved Length 163Km)                                                                                              | 215     | 96       | BOT         | III     | 586                 | MBL-SREI                                       | Odisha         | Re-awarded                              |
| 53     | 4 Laning of Raiganj-Dalkola                                                                                                                   | 34      | 50       | BOT         | III     | 580.43              | Hindustan Construction Company Ltd.            | West Bengal    | Bids invited.                           |
| 54     | Bhubneshwar-Puri                                                                                                                              | 203     | 67       | BOT         | III     | 500.29              | KSS-Valecha (Bhubneshwar Expressway Pvt. Ltd.) | Odisha         | Re-awarded                              |

|   S.No | Project Name                                                                                                                   | NH No   |   Length | Funded By   | Phase   |   Cost ( Rs in crs) | Agency                              | State Name   | Remarks                            |
|--------|--------------------------------------------------------------------------------------------------------------------------------|---------|----------|-------------|---------|---------------------|-------------------------------------|--------------|------------------------------------|
|     55 | Karaikudi - Ramanathapuram                                                                                                     | 210     |    80    | EPC         | III     |              451.58 | Transtroy ( India) Ltd              | Tamil Nadu   | Re-awarded                         |
|     56 | 2/4 Laning of Talchar - Dubari-Chandikhole section of NH-200 from Km 301.89 to Km 427.85 including km 8.5 to Km 14.86 of NH-23 | 23 &200 |   132.35 | NHAI        | III     |              996.37 | Corson Corviam Construction S.A     | Odisha       | Re-awarded                         |
|     57 | Kota-Jhalawar                                                                                                                  | 12      |    88.09 | BOT         | III     |              530.01 | Keti Constructions Ltd.             | Rajasthan    | Stretch transferred to State       |
|     58 | Raipur-Bheem (Jassa Khera)                                                                                                     | 458     |    32.36 | NHAI        | IV      |              149.34 | GR Infra Projects Ltd.              | Rajasthan    | Stretch transferred to State       |
|     59 | Maharashtra/Goa Border- Panaji Goa/ KNT Border                                                                                 | 17      |   122.87 | BOT         | III     |             1872    | IVRCL Infrastructure& Projects Ltd. | Goa          | Stretch transferred to State Govt. |
|     60 | Goa/KNT Border-Panaji                                                                                                          | 4A      |    69    | BOT         | III     |              471    | IRB-MRM Consortium                  | Goa          | Stretch transferred to State Govt. |
|     61 | Barasat - Krishnanagar                                                                                                         | 34      |    84    | Annuity     | III     |              867    | Maducon Projects Ltd                | West Bengal  | Stretch transferred to State Govt. |

*****