Lok Sabha Question No. 3011 (UNSTARRED), answered on 2017-08-03
Subject: Construction of National Projects
Ministry: WATER RESOURCES, RIVER DEVELOPMENT AND GANAGA REJUVENATION
Asked by: POONAMBEN HEMATBHAI MAADAM

## GOVERNMENT OF INDIA MINISTRY OF WATER RESOURCES, RIVER DEVELOPMENT & GANGA REJUVENATION

## LOK SABHA UN STARRED QUESTION NO. 3011

ANSWERED ON 03 .0 8.201 7

## CONSTRUCTION OF NATI ONAL PROJECTS

## 3011. SHRIMATI POONAMBEN MAADAM

Will the Minister of WATER RESOURCES, RIVER DEVELOPMENT AND GANGA REJUVENATION be pleased to state:

- (a) whether it is a fact that several water projects which have been declared as National under construction for several years due to non - rel ease of funds and if so, the details thereof and other reasons for delay, if any; and
- (b) the details of completed and ongoing projects declared as National Projects and th status along with likely date of completion?

## ANSWER

THE  MINISTER OF  STATE  FOR  WATER  RESOURCES,  RIVER  DEVELOPMENT  AND GANGA REJUVENATION

( DR. SANJEEV KUMAR BALYAN )

( a) &  (b)SixteenProjects have been declared as national project so far. Details of the projects including funds released are at Annexure .

Out  of  these,  five  projects  namely Polavaram  project  of  Andhra  Pradesh,  Saryu  Nahar Pariyojana of Uttar Pradesh, Gosikhurd Irrigation Project of Maharashtra, Teesta Barrage West Bengal and Shahpurkandi Dam Project of Punjab have been taken up fo r execution after the concerned  State  governments  obtained  the  necessary  approval  as  per  guidelines  of  the Their likely date of completion is given at Annexure.

*****

Annexure referred to in reply to part s (a) & (b) ofUnstarred Qu estion No. 3011to be answered  in Lok Sabha on 03.08.2017 r egarding ' Construction of National Projects '.

## State& Project - wise status of the National Project

| Sl. No                    | State/ Name of the Project                                       | Central Assistance Released under scheme of National Project (Rs in Cr.)   | 1) Irrigation (ha.) 2) Power (MW) 3) Storage (MAF)                                                                                        | Status                        | Likely date of completion as per information available   |
|---------------------------|------------------------------------------------------------------|----------------------------------------------------------------------------|-------------------------------------------------------------------------------------------------------------------------------------------|-------------------------------|----------------------------------------------------------|
| 1. Kulsi Project (Assam)  | Dam -                                                            | 2) 55                                                                      | 1) 20,500 ha. MW 3) 0.28 MAF                                                                                                              | Appraisal stage               |                                                          |
| 2                         | Project (Andhra Pradesh)                                         | 3364.70                                                                    | 1) 2.91Lakh 2) 960 MW 3) 23.44 TMC of water to Vizag city for drinking and industrial purpose and Diversion of 84.70 TMC to Krishna basin | Ongoing 2018 (Tentative)      | Polavaram                                                |
| 3.                        | Noa - Dihing Dam Project (Arunachal Pradesh)                     | -                                                                          | 1) 3605 ha. 2) 71 MW 3) 0.26 MAF                                                                                                          | Appraisal stage               |                                                          |
| 4.                        | Upper Siang Project (Arunachal Pradesh)                          | -                                                                          | 1) Indirect 2) 9500 MW 3) 1.44 MAF 4) Flood moderation (PFR)                                                                              | Pre- Feasibility Report Stage |                                                          |
| 5                         | Renuka Dam Project (Himachal Pradesh)                            | 446.96 (One-time special grant)                                            | Drinking water 2) 40 MW 0.404 MAF                                                                                                         | Appraisal stage               | 1) 3)                                                    |
| 6. Pradesh)               | Gyspa HE Project (Himachal                                       | -                                                                          | lakh ha MW MAF Detailed Project Report (DPR) Stage                                                                                        |                               | 1) 0.50 2) 300 3) 0.74                                   |
| 7.                        | Kishau Multipurpose Project (Himachal                            | - 1) 0.97 2) 660                                                           | Lakh MW MAF Appraisal stage                                                                                                               |                               | 3) 1.04                                                  |
| 8                         | Ujh Multipurpose project (Jammu &                                | - 1) 0.32 2) 212 3) 0.82                                                   | lakh MW MAF Appraisal stage                                                                                                               |                               |                                                          |
| 9.                        | Bursar HE Project (Jammu &                                       | -                                                                          | (indirect) MW MAF DPR Stage                                                                                                               |                               | 1) 1 lakh 2) 1230 3) 1                                   |
| 10. Project (Maharashtra) | Irrigation                                                       | 2987.94                                                                    | lakh MW MAF ongoing                                                                                                                       | Dec.,2019                     | 1) 2.50 2) 3 3) 0.93                                     |
|                           | Ken Betwa Link Project Phase- I (Madhya Pradesh & Uttar Pradesh) | -                                                                          | lakh MAF Appraisal stage                                                                                                                  |                               | 11. 1) 6.35 2) 78 MW 3)2.18                              |

| Sl. No                                     | State/ Name of the Project   | Central Assistance Released under scheme of National Project (Rs in Cr.)     | 1) Irrigation (ha.) 2) Power (MW) 3) Storage (MAF)   | Status                                                                                                                                                                                                                                                                               | Likely date of completion as per information available   |
|--------------------------------------------|------------------------------|------------------------------------------------------------------------------|------------------------------------------------------|--------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------------------------------------------------|
| 12. Shahpurkandi Dam Project (Punjab)      | 26.04                        | 1) 0.37 lakh 2) 168 MW 3) 0.012MAF                                           | ongoing                                              | An agreement has been signed on 3 rd March 2017 by Secretaries Government of Jammu & Kashmir and Government of Punjab for resolution of and resumption of work ofShahpurkandi Dam Project of Punjab. The resumption of works depends upon rectification of the agreement by both the |                                                          |
| 2 nd Ravi Vyas Link Project (Punjab)       | -                            | Harness water flowing across border (about 0.58 MAF in non - monsoon period) | PFR Stage                                            | State Governments.                                                                                                                                                                                                                                                                   | 13.                                                      |
| SaryuNaharPa riyojna (Uttar Pradesh)       | 12210.58                     | 1) 14.04(NP Component:4.73) 2) Nil 3) Barrage                                | ongoing                                              | Dec.,2019                                                                                                                                                                                                                                                                            | 14.                                                      |
| Lakhwar Multipurpose Project (Uttarakhand) | -                            | 1) 33,780 2) 300 MW 3) 0.267 MAF                                             | Appraisal stage                                      |                                                                                                                                                                                                                                                                                      | 15.                                                      |
| TeestaBarrage Project (West Bengal)        | 178.20                       | 1) 9.23 lakh (NP component :5.27) 2) 1000 MW 3) Barrage                      | ongoing                                              | Bengal government informed that the State Government has constituted a High task force to suggest appropriate cou rse of                                                                                                                                                             | 16.                                                      |