Lok Sabha Question No. 3233 (UNSTARRED), answered on 2018-08-07
Subject: Pending Metro Projects
Ministry: HOUSING AND URBAN AFFAIRS
Asked by: ABHISHEK SINGH

## GOVERNMENT OF INDIA MINISTRY OF HOUSING AND URBAN AFFAIRS LOK SABHA

## UNSTARRED QUESTION NO. 3233 TO BE ANSWERED ON AUGUST 07, 2018 PENDING METRO PROJECTS

No. 3233   SHRI ABHISHEK SINGH:

Will the Minister of HOUSING AND URBAN AFFAIRS be pleased to state:

- (a) the details of the ongoing and pending metro rail projects in the
- country;
- (b) whether there has been cost escalation and time overrun in these projects and if so, the details thereof;
- (c) whether any new  time limit has been fixed/prescribed for completion of pending projects; and
- (d) if so, the details thereof?

## ANSWER

THE MINISTER OF STATE (INDEPENDENT CHARGE) OF THE MINISTRY OF HOUSING AND URBAN AFFAIRS

(SHRI HARDEEP SINGH PURI)

(a) to (d) The details of various ongoing and under construction metro rail  projects  including  time  and  cost  overrun  and  expected  date  of completion are given in annexure.

***

## Annexure

ANNEXURE REFERRED TO IN REPLY TO PART (a) to (d) OF THE LOK SABHA QUESTION NO 3233 FOR ANSWER ON 07.08.2018 REGARDING PENDING METRO PROJECTS ASKED BY SHRI ABHISHEK SINGH.

DETAILS OF VARIOUS ONGOING AND UNDER CONSTRUCTION METRO RAIL PROJECTS INCLUDING TIME AND COST OVERRUN AND EXPECTED COMPLETION DATE

|   Sr. No. | Metro Rail Project                                                      |   Approxi mate Length (in kms) | Sanctioned Cost (Rs Cr.)   | Revised Cost (Rs Cr.)                                                     | Sanctioned Completion Date        | Expected Completion Date               |
|-----------|-------------------------------------------------------------------------|--------------------------------|----------------------------|---------------------------------------------------------------------------|-----------------------------------|----------------------------------------|
|         1 | Delhi Metro Phase-I                                                     |                             65 | 5179.74                    | 10,891.00 (due to change in alignment and improvem ent in specificati ons | Up to September, 2006 (in phases) | Fully operational since 2006.          |
|         2 | Delhi Metro- Phase-II including additional corridors and NCR extensions |                            125 | 20,085.00                  | 21,143.46                                                                 | Up to June, 2010 (in phases)      | Fully operational since 2011.          |
|         3 | Delhi Airport Express line                                              |                             23 | 3967.00                    | 4477.49                                                                   | September, 2010                   | Fully operational since February, 2011 |

|   Sr. No. | Metro Rail Project                                                       |   Approxi mate Length (in kms) | Sanctioned Cost (Rs Cr.)   | Revised Cost (Rs Cr.)   | Sanctioned Completion Date       | Expected Completion Date            |
|-----------|--------------------------------------------------------------------------|--------------------------------|----------------------------|-------------------------|----------------------------------|-------------------------------------|
|         4 | Delhi Metro- Phase III including additional corridors and NCR Extensions |                            150 | 46783.91                   | --                      | Up to December, 2020 (in phases) | Up to December, 2020 (in phases)    |
|         5 | Bangalore Phase-I                                                        |                             42 | 11,609.00                  | 13,845.01               | December, 2015                   | Fully Operationa l since June, 2017 |
|         6 | Bangalore Phase-II                                                       |                             72 | 26,405.01                  | --                      | March, 2021                      | March, 2021                         |
|         7 | Mumbai Metro Line -3                                                     |                             34 | 23,136.00                  | --                      | September, 2019                  | December, 2021                      |
|         8 | Mumbai line - I*                                                         |                             11 | 2,356.00                   | --                      | March, 2012                      | Operational since June, 2014        |
|         9 | Lucknow                                                                  |                             23 | 6,928.00                   | --                      | March, 2019                      | March, 2019                         |
|        10 | Chennai - Phase I                                                        |                             45 | 14,600.00                  | --                      | December, 2015                   | December, 2018                      |
|        11 | Chennai Metro Phase 1 extension                                          |                              9 | 3,770.00                   |                         | March, 2018                      | March, 2020                         |
|        12 | Nagpur Metro                                                             |                             38 | 8,680.00                   | --                      | March, 2018                      | December, 2019                      |
|        13 | Pune Metro                                                               |                             31 | 11,420.00                  | --                      | December, 2021                   | December, 2021                      |
|        14 | Pune Metro Line-3 (Public Private Partnership Mode)                      |                             23 | 6,124.00                   | --                      | April, 2021                      | April, 2021                         |

|   Sr. No. | Metro Rail Project                                            |   Length (in kms) | Sanctioned Cost (Rs Cr.)   | Revised Cost (Rs Cr.)   | Sanctioned Completion Date   | Expected Completion Date               |
|-----------|---------------------------------------------------------------|-------------------|----------------------------|-------------------------|------------------------------|----------------------------------------|
|        15 | Kochi- Phase I                                                |                25 | 5181.79                    | --                      | June, 2017                   | December, 2019.                        |
|        16 | Ahmedabad Metro                                               |                36 | 10,773.00                  | --                      | March, 2018                  | July, 2020                             |
|        17 | Noida-Greater Noida                                           |                29 | 5,503.00                   | --                      | April, 2018                  | October, 2018                          |
|        18 | Hyderabad (Public Private Partnership Mode)                   |                72 | 12,674.00                  | --                      | November, 2018               | March, 2019                            |
|        19 | Jaipur Metro Rail Project (State initiative)                  |                12 | 3,149.00                   | --                      | March, 2018                  | March, 2019                            |
|        20 | Kolkata Metro East West Corridor (under Ministry of Railways) |                15 | 4874.58                    | --                      | March, 2014                  | June, 2021                             |
|        21 | Rapid Metro, Gurugram Phase-I (Private Initiative)            |                 5 | 1088.00                    | 1239.00                 | January, 2013                | Fully operational since November, 2013 |
|        22 | Rapid Metro, Gurugram Phase-II (Private Initiative)           |                 6 | 2143.00                    | 2396.00                 | January, 2016                | Fully operational since March, 2017    |