Lok Sabha Question No. 2632 (UNSTARRED), answered on 2017-03-17
Subject: AIIMS
Ministry: HEALTH AND FAMILY WELFARE
Asked by: (SMT.) RATNA DE(NAG), P.R. SUNDARAM, RAJESH VERMA, VISHNU DAYAL RAM, RAMACHANDRAN MULLAPPALLY, JANARDAN MISHRA, TAMRADHWAJ SAHU, BHAIRON PRASAD MISHRA, PARAYAMPARANBIL KUTTAPPAN BIJU, CHANDRAKANT RAGHUNATH PATIL, RAJAN BABURAO  VICHARE

## (a) to (e):

1. Under Pradhan Mantri Swasthya Suraksha Yojana (PMSSY), 6 AIIMS have been made functional.  List  can  be  seen  at  Annexure -I.  14  more  AIIMS  are  being  set  up  under PMSSY.
2. The construction period of AIIMS is usually 45 -60 months. The functioning of AIIMS can start only after the construction of the building is completed and the equipmen in place.
3. 3.

AIIMS in Kerala has not been announced in any budget announcements. Pre - i nvestment  activities  for  AIIMS  at  Vijaypur  (Jammu)  and  Awantipora  (Kashmir) have been initiated.

4. Detailed status of the AIIMS to be set up is attached as Annexure -II.
5. Before finalization of the site for establishment of AIIMS, a Central team is depu the  Ministry  to  inspect  and  assess  the  suitability  of  the  sites  offered  by  t Government.

## GOVERNMENT OF INDIA MINISTRY OF HEALTH AND FAMILY WELFARE DEPARTMENT OF HEALTH AND FAMILY WELFARE

## LOK SABHA UNSTARRED QUESTION NO. 2632 TO BE ANSWERED ON 1 7 th MARCH, 2017

## AIIMS

## 2632. DR. RATNA DE (NAG):

SHRI P.R. SUNDARAM:

SHRI RAJESH VERMA:

SHRI VISHNU DAYAL RAM:

SHRI MULLAPPALLY RAMACHANDRAN:

SHRI JANARDAN MISHRA:

SHRI TAMRADHWAJ SAHU:

SHRI BHAIRON PRASAD MISHRA:

SHRI P.K. BIJU:

SHRI C.R. PATIL:

SHRI RAJAN VICHARE:

Will the Minister of HEALTH AND FAMILY WELFARE be pleased to state:

- (a) whether the Government is aware that all the All India Institute of Medical Sciences (AIIMS) proposed to be set up in various parts of the country are unlikely to be started in the near future;
- (b)  if  so,  the  State/UT - wise  details thereof  including  the  State  of K rala  andJammu  and Kashmir, if not, the reasons therefor;
- (c) the details of the development stages at which these AIIMS are;
- (d) whether a Central team has been deployed to visit the place and assess about the suitability of the place, if so, the deta ils thereof; and
- (e) whether the Government will issue necessary orders at an early date so that the institute can start functioning from this year itself, if so, the details thereof?

## ANSWER THE MINISTER OF STATE IN THE MINISTRY OF HEALTH AND FAMILY WELFARE (SHRI FAGGAN SINGH KULASTE)

## List of AIIMS already functional under PMSSY

| (i)   | Bihar          | :   | AIIMS at Patna   |
|-------|----------------|-----|------------------|
| (ii)  | Chhattisgarh   | :   | AIIMS at Raipur  |
| (iii) | Madhya Pradesh | :   | AIIMS at Bhopal  |
| (iv)  | Odisha         | :   | AIIMS at         |
| (v)   | Rajasthan      | :   | AIIMS at Jodhpur |
| (vi)  | Uttarakhand    | :   | AIIMS at         |

## Annexure - I

|   S. No. | AIIMS                            | Physical Progress / Achievements (in %)                                                                                                                                                                                                                                                                                      |
|----------|----------------------------------|------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|        1 | AIIMS in Andhra Pradesh          | · MoU has been signed with the state government. · Pre-investment activities of soil survey, topographical survey completed. · Taking over of the land has been done. · Design Consultant appointed.                                                                                                                         |
|        2 | AIIMS in West Bengal             | · MoU has been signed with the state government. · Pre-investment activities of soil survey, topographical survey completed. · Taking over of the land has been done. · Design Consultant appointed.                                                                                                                         |
|        3 | AIIMS in Maharashtra             | · MoU has been signed with the state government. · Pre-investment activities of soil survey, topographical survey completed. · Taking over of the land has been done. · Design Consultant appointed.                                                                                                                         |
|        4 | AIIMS in Gorakhpur               | · Foundation stone laying done by the Hon'ble PM. · Pre-investment activities of soil survey, topographical survey started.                                                                                                                                                                                                  |
|        5 | AIIMS in Rae Bareli              | • OPD facilities and housing block near completion. A fund of Rs. 167.52 crore has been released. • The Project is being revised due to cost escalation due to delay in handing over the site by the State Government. RCE Note with revised scope has been prepared and submitted to Ministry of Finance for consideration. |
|        6 | Establishment of AIIMS in Punjab | • Foundation stone laying done by the Hon'ble PM. • Taking over of land has been done. • Pre-investment activities of soil investigation and Topographical survey has been completed.                                                                                                                                        |
|        7 | AIIMS in Assam                   | •Site Finalized. • EFC Note circulated.                                                                                                                                                                                                                                                                                      |
|        8 | AIIMS in Jammu                   | • Site Finalized. • Executing Agency appointed (CPWD) • Pre-investment activities has been started. • EFC Note circulated.                                                                                                                                                                                                   |

|   9 | AIIMS in Kashmir          | • Site Finalized. • Executing Agency appointed (CPWD) • Pre-investment activities has been started. • EFC Note circulated.   |
|-----|---------------------------|------------------------------------------------------------------------------------------------------------------------------|
|  10 | AIIMS in Bihar            | • State Government requested to identify sites based on criteria under challenge method.                                     |
|  11 | AIIMS in Himachal Pradesh | • State Government is being requested to identify sites based on criteria under challenge method.                            |
|  12 | AIIMS in Tamil Nadu       | • State Government requested to identify sites based on criteria under challenge method.                                     |
|  13 | AIIMS in Jharkhand        | • Site for establishment of AIIMS has been finalized.                                                                        |
|  14 | AIIMS in Gujarat          | • State Government requested to identify sites based on criteria under challenge method.                                     |