Lok Sabha Question No. 466 (STARRED), answered on 2017-04-06
Subject: Hydro Electric Projects
Ministry: POWER
Asked by: SATYA PAL SINGH, SANJAY SHAMRAO DHOTRE

## GOVERNMENT OF INDIA MINISTRY OF POWER

LOK SABHA STARRED QUESTION NO.466 TO BE ANSWERED ON 06.04.2017

HYDRO ELECTRIC PROJECTS

*466.   DR. SATYAPAL SINGH: SHRI SANJAY DHOTRE:

Will the Minister of POWER be pleased to state:

(a) the  details  of  Hydro  Electric  Projects  which  are  under  construction across the country as on date, State-wise;

(b) whether a large number of such projects are held up due to financial constraints and other reasons and if so, the details thereof along with the time  by  which  such  projects  are  likely  to  be  completed,  State-wise  and Project-wise;

(c) the  details  of  the  cost  escalation  of  such  projects  due  to  delay  in construction along with the manner in which such escalated cost is likely to be arranged, Project-wise;

(d) the extent to which the loss of generation of power occurred across the country due to delay in construction of the said projects; and

(e) the steps taken/being taken by the Government for timely completion of  Hydro  Electric  Projects  across  the  country  along  with  achievements thereof ?

A N S W E R

THE MINISTER OF STATE (INDEPENDENT CHARGE) FOR POWER, COAL, NEW & RENEWABLE ENERGY AND MINES

( SHRI  PIYUSH GOYAL )

(a) to (e) : A Statement is laid on the Table of the House.

*******

STATEMENT

STATEMENT  REFERRED  TO  IN  REPLY  TO  PARTS  (a)  TO  (e)  OF  STARRED QUESTION NO.466 TO  BE  ANSWERED  IN  THE  LOK  SABHA  ON  06.04.2017 REGARDING HYDRO ELECTRIC PROJECTS.

*********

- (a) : As on 30th March, 2017, there are 43 under construction Hydro Electric Projects (above 25 MW) in the country, totalling to 11928.5 MW. The details of these projects, State-wise, is given at Annex-I.
- (b) : Out of these 43 under construction Hydro Electric Projects, 16 projects, totalling to 5163 MW,  are stalled/held up due to financial constraints and other reasons. The details of these projects alongwith the anticipated date of  completion of these projects is given at Annex-II.
- (c) : The  project-wise  details  of  cost  overrun  of  the  stalled  under construction Hydro Electric projects is given at Annex-III. For financing the cost overrun, equity is being arranged by the developers and debt is raised by developers through loan / commercial borrowings.
- (d) : As  per  calculation  made  by  CEA,  the  annual  loss  of  energy generation from these stalled projects is about 15564 MU.

(e) : The  action  taken  by  the  Government  for  early  completion  of these projects are:

-  Central  Electricity  Authority  (CEA)  monitors  the  progress  of  under construction power projects through frequent site visits and interaction with the developers and equipment suppliers.  CEA holds review meetings periodically with the developers and other stakeholders to identify and resolve issues critical for commissioning of Projects.
-  Regular reviews are also undertaken in Ministry of Power to identify the constraints areas and facilitate faster resolution of interministerial and other outstanding issues.
-  A  Power  Project  Monitoring  Panel  (PPMP),  set  up  by  the  Ministry  of Power,  independently  follows  up  and  monitors  the  progress  of  the hydro projects.
-  Issues  are  also  raised  in  PRAGATI,  for  proactive  governance  and timely implementation, as and when required.
-  In case of CPSU's, the project implementation parameters / milestones are incorporated in the annual MoU signed between respective CPSU's and MoP and the same are monitored during the Quarterly Performance Review  (QPR)  meetings  of  CPSU's  and  other  meetings  held  in  MoP/ CEA.

.............2.

-  The  issues  related  to  erection  and  supply  of  Electro-Mechanical equipment  is  expedited  in  various  meetings  held  in  CEA  /  MoP  and other local issues affecting the progress of works are taken up with respective State Governments by the Concerned CPSU / MoP.

The Government of India is pursuing proactively for early resolution of issues with stakeholders. With the intervention of Government of India, the works of Teesta-III HEP (1200 MW) in Sikkim which was held up, re-started in October, 2015 and the project has been commissioned in February / March, 2017.

***********

## ANNEX REFERRED TO IN PART (a) OF THE STATEMENT LAID IN REPLY TO STARRED QUESTION  NO.  466  TO  BE  ANSWERED  IN  THE  LOK  SABHA  ON  06.04.2017 REGARDING HYDRO ELECTRIC PROJECTS.

***********

## LIST OF UNDER CONSTRUCTION HYDRO ELECTRIC PROJECTS (ABOVE 25 MW) IN THE COUNTRY - STATEWISE

(As on 30.03.2017)

| Sl.   | Name of Scheme               | Sector                       | Installed Capacity           | Capacity Under   | Latest        |
|-------|------------------------------|------------------------------|------------------------------|------------------|---------------|
| No.   | (Executing Agency)           |                              | (No. x MW)                   | Execution        | Commissioning |
|       |                              |                              |                              | (MW)             |               |
|       | Andhra Pradesh               |                              |                              |                  |               |
| 1     | Polavaram (PPA)              | State                        | 12x80                        | 960.00           | 2021-22 ##    |
|       | Sub-total: Andhra Pradesh    | Sub-total: Andhra Pradesh    | Sub-total: Andhra Pradesh    | 960.00           |               |
|       | Arunachal Pradesh            |                              |                              |                  |               |
| 2     | Kameng (NEEPCO)              | Central                      | 4x150                        | 600.00           | 2017-18       |
| 3     | Pare (NEEPCO)                | Central                      | 2x55                         | 110.00           | 2017-18       |
| 4     | Subansiri Lower (NHPC)       | Central                      | 8x250                        | 2000.00          | 2020-21 *     |
| 5     | Gongri(Dirang Energy)        | Private                      | 2x72                         | 144.00           | 2020-21 *     |
|       | Sub-total: Arunachal Pradesh | Sub-total: Arunachal Pradesh | Sub-total: Arunachal Pradesh | 2854.00          |               |
|       | Himachal Pradesh             |                              |                              |                  |               |
| 6     | Parbati St. II (NHPC)        | Central                      | 4x200                        | 800.00           | 2018-19       |
| 7     | Uhl-III (BVPCL)              | State                        | 3x33.33                      | 100.00           | 2017-18       |
| 8     | Sawra Kuddu (HPPCL)          | State                        | 3x37                         | 111.00           | 2018-19       |
| 9     | Sainj (HPPCL)                | State                        | 2x50                         | 100.00           | 2017-18       |
| 10    | Shongtong Karcham (HPPCL)    | State                        | 3x150                        | 450.00           | 2019-20       |
| 11    | Bajoli Holi (GMR)            | Private                      | 3x60                         | 180.00           | 2019-20       |
| 12    | Sorang (HSPCL)               | Private                      | 2x50                         | 100.00           | 2017-18 *     |
| 13    | Tangnu Romai (TRPG)          | Private                      | 2x22                         | 44.00            | 2018-19 *     |
| 14    | Tidong-I (NSL Tidong)        | Private                      | 100.00                       | 100.00           | 2018-19 *     |
| 15    | Chanju-I (IA Energy)         | Private                      | 3x12                         | 12.00            | 2017-18       |
|       | Sub-total: Himachal Pradesh  | Sub-total: Himachal Pradesh  | Sub-total: Himachal Pradesh  | 1997.00          |               |
|       | Jammu & Kashmir              |                              |                              |                  |               |
| 16    | Kishanganga (NHPC)           | Central                      | 3x110                        | 330.00           | 2017-18       |
| 17    | Parnai (JKSPDC)              | State                        | 3x12.5                       | 37.50            | 2020-21       |
| 18    | Lower Kalnai (JKSPDC)        | State                        | 2x24                         | 48.00            | 2020-21 *     |
| 19    | Ratle (RHEPPL)               | Private                      | 4x205 + 1x30                 | 850.00           | 2021-22 *     |
|       | Sub-total: Jammu & Kashmir   | Sub-total: Jammu & Kashmir   | Sub-total: Jammu & Kashmir   | 1265.50          |               |
|       | Kerala                       |                              |                              |                  |               |
| 20    | Pallivasal (KSEB)            | State                        | 2x30                         | 60.00            | 2019-20 *     |
| 21    | Thottiyar (KSEB)             | State                        | 1x30+1x10                    | 40.00            | 2019-20 *     |
|       | Sub-total: Kerala            | Sub-total: Kerala            |                              | 100.00           |               |
|       | Madhya Pradesh               |                              |                              |                  |               |
| 22    | Maheshwar (SMHPCL)           | Private                      | 10x40                        | 400.00           | 2017-19 *     |
|       | Sub-total: Madhya Pradesh    | Sub-total: Madhya Pradesh    | Sub-total: Madhya Pradesh    | 400.00           |               |
|       | Maharashtra                  |                              |                              |                  |               |
| 23    | Koyna Left Bank (WRD,MAH)    | State                        | 2x40                         | 80.00            | 2019-20 *     |
|       | Sub-total: Maharashtra       | Sub-total: Maharashtra       | Sub-total: Maharashtra       | 80.00            |               |
|       | Meghalaya                    |                              |                              |                  |               |
| 24    | New Umtru (MePGCL)           | State                        | 2x20                         | 40.00            | 2017-18       |
|       | Sub-total: Meghalaya         | Sub-total: Meghalaya         | Sub-total: Meghalaya         | 40.00            |               |
|       | Mizoram                      |                              |                              |                  |               |
| 25    | Tuirial (NEEPCO)             | Central                      | 2x30                         | 60.00            | 2017-18       |
|       | Sub-total: Mizoram           | Sub-total: Mizoram           |                              | 60.00            |               |
|       | Punjab                       |                              |                              |                  |               |
| 26    | Shahpurkandi (PSPCL)         | State                        | 3x33+3x33+1x8                | 206.00           | 2019-20 *     |
|       | Sub-total: Punjab            | Sub-total: Punjab            | Sub-total: Punjab            | 206.00           |               |

|    | Sikkim                        |                        |                        |          |           |
|----|-------------------------------|------------------------|------------------------|----------|-----------|
| 27 | Bhasmey (Gati Infrastructure) | Private                | 3x17                   | 51.00    | 2019-20   |
| 28 | Dikchu (Sneha Knietic)        | Private                | 2x48                   | 96.00    | 2017-18   |
| 29 | Rangit-IV (JAL Power)         | Private                | 3x40                   | 120.00   | 2019-20 * |
| 30 | Rangit-II (Sikkim Hydro)      | Private                | 2x33                   | 66.00    | 2019-20 # |
| 31 | Rongnichu (Madhya Bharat)     | Private                | 2x48                   | 96.00    | 2019-20   |
| 32 | Tashiding (Shiga Energy)      | Private                | 2x48.5                 | 97.00    | 2017-18   |
| 33 | Teesta St. VI (LANCO)         | Private                | 4x125                  | 500.00   | 2021-22 * |
| 34 | Panan (Himagiri)              | Private                | 4x75                   | 300.00   | 2020-21 * |
|    | Sub-total: Sikkim             | Sub-total: Sikkim      | Sub-total: Sikkim      | 1326.00  |           |
|    | Telangana                     |                        |                        |          |           |
| 35 | Pulichintala (TSGENCO)        | State                  | 4x30                   | 90.00    | 2017-18   |
|    | Sub-total: Telangana          | Sub-total: Telangana   | Sub-total: Telangana   | 90.00    |           |
|    | Uttarakhand                   |                        |                        |          |           |
| 36 | Lata Tapovan (NTPC)           | Central                | 3x57                   | 171.00   | 2021-22 * |
| 37 | Tapovan Vishnugad (NTPC)      | Central                | 4x130                  | 520.00   | 2019-20   |
| 38 | Tehri PSS (THDC)              | Central                | 4x250                  | 1000.00  | 2019-20   |
| 39 | Vishnugad Pipalkoti (THDC)    | Central                | 4x111                  | 444.00   | 2019-20   |
| 40 | Vyasi (UJVNL)                 | State                  | 2x60                   | 120.00   | 2018-19   |
| 41 | Phata Byung (LANCO)           | Private                | 2x38                   | 76.00    | 2019-20 # |
| 42 | Singoli Bhatwari (L&T)        | Private                | 3x33                   | 99.00    | 2019-20 # |
|    | Sub-total: Uttarakhand        | Sub-total: Uttarakhand | Sub-total: Uttarakhand | 2430.00  |           |
|    | West Bengal                   |                        |                        |          |           |
| 43 | Rammam-III (NTPC)             | Central                | 3x40                   | 120.00   | 2020-21   |
|    | Sub-total: West Bengal        | Sub-total: West Bengal | Sub-total: West Bengal | 120.00   |           |
|    | Total:                        | Total:                 | Total:                 | 11928.50 |           |

* Subject to restart of works
- # Subject to active start of works
- ## Subject to award of E&M works

## ****************

ANNEX REFERRED TO IN PART (b) OF THE STATEMENT LAID IN REPLY TO STARRED QUESTION  NO.  466  TO  BE  ANSWERED  IN  THE  LOK  SABHA  ON  06.04.2017 REGARDING HYDRO ELECTRIC PROJECTS.

***********

## Stalled Under Construction Hydro Electric Projects

(As on 30.03.2017)

| Sl. No.                   | Name of Project/ Executing Agency / Capacity (MW)                  | Sector                    | Reasons for Stalling                                                                                                                                                                                                                                                                                                                                                                                                                      | Likely Commissioning                      |
|---------------------------|--------------------------------------------------------------------|---------------------------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------------------------------------|
| Arunachal Pradesh / Assam | Arunachal Pradesh / Assam                                          | Arunachal Pradesh / Assam | Arunachal Pradesh / Assam                                                                                                                                                                                                                                                                                                                                                                                                                 | Arunachal Pradesh / Assam                 |
| 1                         | Subansiri Lower NHPC Limited 8x250=2000 MW                         | Central                   | -Since 16.12.2011 work stopped due to agitation by various activists, fearing dam safety and downstream impact of dam. -Case in Hon'ble NGT, Kolkata Bench.                                                                                                                                                                                                                                                                               | 4 years after resumption of work.         |
| Arunachal Pradesh         | Arunachal Pradesh                                                  | Arunachal Pradesh         | Arunachal Pradesh                                                                                                                                                                                                                                                                                                                                                                                                                         |                                           |
| 2                         | Gongri Dirang Energy Pvt. Ltd. 2x72=144 MW                         | Private                   | Work stopped since 2nd week of April, 2016 due to fund flow problem with promoter / lenders. Work restarted in July-2016 but again stalled since October, 2016 due to fund constraints with developer.                                                                                                                                                                                                                                    | 3½ years after active start of work.      |
| Himachal Pradesh          | Himachal Pradesh                                                   | Himachal Pradesh          | Himachal Pradesh                                                                                                                                                                                                                                                                                                                                                                                                                          |                                           |
| 3                         | Tangnu Romai Tangnu Romai Power Generation 2x22=44 MW              | Private                   | The developer informed that the project suffered due to very poor geology in HRT, due to which project got delayed and cost had increased. Further Works stalled since January, 2015 due to fund constraints.                                                                                                                                                                                                                             | 4 years after the start of work.          |
| 4                         | Tidong-I NSL Tidong Power                                          | Private                   | Works are stalled since July, 2016 due to funds constraints with developer                                                                                                                                                                                                                                                                                                                                                                | 1½ years after the start of work.         |
| 5                         | Sorang Himachal Sorang Power Ltd. 2x50=100 MW                      | Private                   | Work is stalled since 18.11.2015 due to rupture in the surface penstock pipe when unit#2 was under trial run.                                                                                                                                                                                                                                                                                                                             | 1 year after the start of work.           |
| Jammu & Kashmir           | Jammu & Kashmir                                                    | Jammu & Kashmir           | Jammu & Kashmir                                                                                                                                                                                                                                                                                                                                                                                                                           | Jammu & Kashmir                           |
| 6                         | Lower Kalnai JKSPDC 2x24=48 MW                                     | State                     | The work has been stalled due to financial issues with contractor. The contractor, M/s. Coastal Projects Ltd. has gone under CDR.                                                                                                                                                                                                                                                                                                         | About 4 years after the re-start of work. |
| 7                         | Ratle GVK Ratle Hydro Electric Project Pvt. Ltd. 4x205+1x30=850 MW | Private                   | There is no progress since 11th July, 2014. (R&R issues, Local issues, Law & order problem, Indus Water Treaty etc.)                                                                                                                                                                                                                                                                                                                      | 5 years after resumption of work.         |
| Kerala                    | Kerala                                                             | Kerala                    | Kerala                                                                                                                                                                                                                                                                                                                                                                                                                                    | Kerala                                    |
| 8                         | Thottiyar KSEB 1x30+1x10=40 MW                                     | State                     | - Work is almost standstill since Nov, 2015. The contractor has put forward a proposal for foreclosure of the Project due to their financial stringency and a detailed note regarding the same was submitted to the Board for approval. It is decided to foreclose the work and the balance work may be re-arranged through open tender or through Govt. approved executing agencies like Uralungal Labour Contract Co-operative Society. | 4 years after resumption of work.         |

Total = 16 Projects (5163 MW)

| 9   | Pallivasal KSEB 2x30=60 MW                                              | State          | - Work is almost standstill since Jan, 2015. The contractor has put forward a proposal for foreclosure of the Project due to their financial stringency and a detailed note regarding the same was submitted to the Board for approval. It is decided to foreclose the work and the balance work may be re-arranged through open tender or through Govt. approved executing agencies like Uralungal Labour Contract Co-operative Society.   | 4 years resumption work.   | after of   |
|-----|-------------------------------------------------------------------------|----------------|---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|----------------------------|------------|
|     | Maharashtra                                                             | Maharashtra    |                                                                                                                                                                                                                                                                                                                                                                                                                                             |                            |            |
| 10  | Koyna Left Bank PSS WRD, Govt. of Maharashtra 2x40=80 MW                | State          | - Project stalled since July, 2015. The current expenditure on the project has already reached to original administrative approved cost level hence expenditure on the project is stopped and project work is stalled.                                                                                                                                                                                                                      | 4 years resumption work.   | after of   |
|     | Madhya Pradesh                                                          | Madhya Pradesh |                                                                                                                                                                                                                                                                                                                                                                                                                                             |                            |            |
| 11  | Maheshwar Shree Maheshwar Hydel Power Corporation Limited 10x40= 400 MW | Private        | Work suspended since Nov-11 due to cash flow problem with developer.                                                                                                                                                                                                                                                                                                                                                                        | 1-½ year resumption work.  | after of   |
|     | Punjab                                                                  | Punjab         |                                                                                                                                                                                                                                                                                                                                                                                                                                             |                            |            |
| 12  | Shahpurkandi Irr. Deptt., Pb. & PSPCL 3x33+3x33+1x8 =206 MW             | State          | - Work of Dam (J&K side) stopped since 30.08.2014 due to inter-state disputes between Punjab and J&K Government.                                                                                                                                                                                                                                                                                                                            | 4 years resumption work.   | after of   |
|     | Sikkim                                                                  | Sikkim         |                                                                                                                                                                                                                                                                                                                                                                                                                                             |                            |            |
| 13  | Teesta VI Lanco Teesta Hydro Power Ltd. 4x125=500 MW                    | Private        | There is almost no progress since April, 2014. (Funds Constraints)                                                                                                                                                                                                                                                                                                                                                                          | 3 years resumption work.   | after of   |
| 14  | Rangit-IV Jal Power Corp. Ltd. (JPCL) 3x40= 120 MW                      | Private        | Work stopped since Oct-13 due to funds constraints with developer.                                                                                                                                                                                                                                                                                                                                                                          | 2½ years the start work.   | after of   |
| 15  | Panan Himagiri Hydro Energy Pvt Ltd. 4x75 = 300 MW                      | Private        | Major Civil Work could not start since April, 2014 for want of NGT Clearance                                                                                                                                                                                                                                                                                                                                                                | 4½ years the start work.   | after of   |
|     | Uttarakhand                                                             | Uttarakhand    |                                                                                                                                                                                                                                                                                                                                                                                                                                             |                            |            |
| 16  | Lata Tapovan, NTPC Limited 3x57=171 MW                                  | Central        | Construction work stopped vide Hon'ble Supreme Court order dated 7.5.14.                                                                                                                                                                                                                                                                                                                                                                    | 4 years resumption work.   | after of   |

**********

ANNEX REFERRED TO IN PART (c) OF THE STATEMENT LAID IN REPLY TO STARRED QUESTION  NO.  466  TO  BE  ANSWERED  IN  THE  LOK  SABHA  ON  06.04.2017 REGARDING HYDRO ELECTRIC PROJECTS.

***********

## DETAILS OF UNDER CONSTRUCTION HYDRO ELECTRIC PROJECTS (ABOVE 25 MW) HAVING TIME/COST OVERRUN

(As on 30.03.2017)

| Sl. No    | Project Name / Installed Capacity / Executing Agency   | Sector          | Unit No.        | Capacity (MW)                   | Original Commis- sioning Schedule                               | Anticipated Commissioning Schedule                                                              | Original Cost (Rs. in Crores)   | Anticipated Completion Cost (Rs. in Crores)   |
|-----------|--------------------------------------------------------|-----------------|-----------------|---------------------------------|-----------------------------------------------------------------|-------------------------------------------------------------------------------------------------|---------------------------------|-----------------------------------------------|
| 1         | 2                                                      | 3               | 4               | 5                               | 6                                                               | 7                                                                                               | 9                               | 10                                            |
| Arunachal | Pradesh / Assam                                        | Pradesh / Assam | Pradesh / Assam | Pradesh / Assam                 | Pradesh / Assam                                                 | Pradesh / Assam                                                                                 | Pradesh / Assam                 | Pradesh / Assam                               |
| 1         | Subansiri Lower (8x250 = 2000 MW) NHPC                 | Central         | 1 2 3 4 5 6 7 8 | 250 250 250 250 250 250 250 250 | 2009-11 2009-11 2009-11 2009-11 2009-11 2009-11 2009-11 2009-11 | 2020-21 2020-21 2020-21 2020-21 2020-21 2020-21 2020-21 2020-21 (subject to re- start of works) | 6285.33 (12/02)                 | 17435.15 (02/16)                              |
|           | Arunachal Pradesh                                      |                 |                 |                                 |                                                                 |                                                                                                 |                                 |                                               |
| 2         | Gongri 2x72= 144 MW Dirang Energy (P)Ltd               | Private         | 1 2             | 72 72                           | 2017-18 2017-18                                                 | 2020-21 2020-21 (subject to re- start of works)                                                 | 1436.27                         | 1535.91 (10/16)                               |
|           | Himachal Pradesh                                       |                 |                 |                                 |                                                                 |                                                                                                 |                                 |                                               |
| 3         | Tangnu Romai-I (2x22 = 44 MW) TRPGPL                   | Private         | 1 2             | 22 22                           | 2014-15 2014-15                                                 | 2018-19 2018-19 (subject to re- start of works)                                                 | 255.00 (2006)                   | 562.97                                        |
| 4         | Tidong-I 2x50 =100 MW NSL Tidong                       | Private         | 1 2             | 50 50                           | 2013-14 2013-14                                                 | 2018-19 2018-19 (subject to re- start of works)                                                 | 543.15 (08/05)                  | 1286.27                                       |
| 5         | Sorang (2x50 = 100 MW), HSPPL                          | Private         | 1 2             | 50 50                           | 2012-13 2012-13                                                 | 2017-18 2017-18                                                                                 | 586.00 (2006)                   | 586.00 (Under revision)                       |
|           | Jammu & Kashmir                                        |                 |                 |                                 |                                                                 |                                                                                                 |                                 |                                               |
| 6         | Lower Kalnai 2x24= 48 MW JKSPDC                        | State           | 1 2             | 24 24                           | 2017-18 2017-18                                                 | 2020-21 2020-21                                                                                 | 576.87                          | 576.87                                        |
| 7         | Ratle (4x205+1x30) = 850 MW Ratle HEP Pvt .Ltd.        | Private         | 1 2 3 4 5       | 205 205 205 205 30              | 2017-18 2017-18 2017-18 2017-18 2017-18                         | 2021-22 2021-22 2021-22 2021-22 2021-22 (subject to re- start of works)                         | 5517.02                         | 6257.00 (09/2013)                             |
|           | Kerala                                                 |                 |                 |                                 |                                                                 |                                                                                                 |                                 |                                               |
| 8         | Thottiyar (1x30+1x10)= 40MW KSEB                       | State           | 1 2             | 30 10                           | 2012-13 2012-13                                                 | 2019-20 2019-20 (subject to re- start of works)                                                 | 136.79 (2007)                   | 150.02                                        |

| 9     | Pallivasal 2x30 = 60 MW KSEB                                 | State   | 1 2                  | 30 30                         | 2010-11 2010-11                                                                 | 2019-20 2019-20 (subject to re- start of works)                                         | 222.00 (1999)   | 284.69 (2007)   |
|-------|--------------------------------------------------------------|---------|----------------------|-------------------------------|---------------------------------------------------------------------------------|-----------------------------------------------------------------------------------------|-----------------|-----------------|
|       | Maharashtra                                                  |         |                      |                               |                                                                                 |                                                                                         |                 |                 |
| 10    | Koyna Left Bank PSS 2x40 = 80 MW WRD, Maha                   | State   | 1 2                  | 40                            | 2017-18                                                                         | 2019-20 (subject to active start of works)                                              | 245.02          | 1494.94         |
|       | Madhya Pradesh                                               |         |                      |                               |                                                                                 |                                                                                         |                 |                 |
| 11    | Maheshwar (10x40 = 400 MW) SMHPCL                            | Private | 1 2 3 4 5 6 7 8 9 10 | 40 40 40 40 40 40 40 40 40 40 | 2001-02 2001-02 2001-02 2001-02 2001-02 2001-02 2001-02 2001-02 2001-02 2001-02 | 2017-19 (subject to re- start of works)                                                 | 1569.27 (96-97) | 6793.00         |
|       | Punjab                                                       |         |                      |                               |                                                                                 |                                                                                         |                 |                 |
| 12    | Shahpurkandi 3x33+3x33+1x8 =206 MW, Irrigation Deptt. &PSPCL | State   | 1 2 3 4 5 6 7        | 33 33 33 33 33 33 8           | 2017-18 2017-18 2017-18 2017-18 2017-18 2017-18 2017-18                         | 2019-20 2019-20 2019-20 2019-20 2019-20 2019-20 2019-20 (subject to re- start of works) | 2285.81         | 2285.81         |
|       | Sikkim                                                       |         |                      |                               |                                                                                 |                                                                                         |                 |                 |
| 13    | Teesta Stage VI (4x125 = 500 MW) Lanco Energy Pvt. Ltd.      | Private | 1 2 3 4              | 125 125 125 125               | 2012-13 2012-13 2012-13 2012-13                                                 | 2021-22 2021-22 2021-22 2021-22 (subject to re- start of works)                         | 3283.08         | 7542.00         |
| 14    | Rangit-IV HE Project (3X40 = 120 MW) JPCL                    | Private | 1 2 3                | 40 40 40                      | 2011-12 2011-12 2011-12                                                         | 2019-20 2019-20 2019-20 (subject to re- start of works)                                 | 726.17          | 1692.60         |
| 15    | Panan 4x75= 300 MW Himagiri Hydro Energy Pvt. Ltd.           | Private | 1 2 3 4              | 75 75 75 75                   | 2018-19 2018-19 2018-19 2018-19                                                 | 2020-21 2020-21 2020-21 2020-21 (subject to active start of works)                      | 1833.05         | 2021.90         |
|       | Uttarakhand                                                  |         |                      |                               |                                                                                 |                                                                                         |                 |                 |
| 16    | Lata Tapovan (3x57 = 171 MW) NTPC                            | Central | 1 2 3                | 57 57 57                      | 2017-18 2017-18 2017-18 (Aug'17)                                                | 2021-22 2021-22 2021-22 (subject to re- start of works)                                 | 1527.00         | 1801.07         |
| Total | Total                                                        | Total   | Total                | Total                         | Total                                                                           | Total                                                                                   | 27027.83        | 52306.20        |

***********