Lok Sabha Question No. 1098 (UNSTARRED), answered on 2017-02-08
Subject: HRIDAY
Ministry: URBAN DEVELOPMENT
Asked by: P.K.SREEMATHI TEACHER, VASANTHI M., ELUMALAI VELLAIGOUNDER

## GOVERNMENT OF INDIA MINISTRY OF URBAN DEVELOPMENT

## LOK SABHA

## UNSTARRED QUESTION NO. 1098 TO BE ANSWERED ON FEBRUARY 08, 2017

## HRIDAY

No. 1098

SHRIMATI P. K. SREEMATHI TEACHER: SHRIMATI VASANTHI M.: SHRI V. ELUMALAI:

Will the Minister of URBAN DEVELOPMENT be please to state:

- (a) the  details  of  cities  selected  under  the  National  Heritage  City Development  and  Augmentation  Yojana  (HRIDAY),  State-wise along with the criteria laid down for selection;
- (b) the  details  of  assistance  provided  under  (HRIDAY)  so  far,  city and project-wise;
- (c) the  progress  made  so  far  under  the  scheme  and  the  time  by
- which it is likely to be completed;
- (d) whether the Government is moving at snail pace and if so, the
- details  thereof  and  the  reasons  therefor  along  with  the  action taken by the Government in this regard; and
- (e) whether the Government proposes to include some more cities under  HRIDAY  and  if  so,  the  details  thereof  and  if  not,  the reasons therefor?

## ANSWER

## THE MINISTER OF STATE IN THE MINISTRY OF URBAN DEVELOPMENT

## (RAO INDERJIT SINGH)

(a  to  c):  The  details  are  at  Annexure  -  A.  The  criterion  for selection of cities is their rich heritage and cultural history.

- (d)  No, Madam.
- (e)  No  Madam.    HRIDAY  is  a  pilot  scheme  with  duration  till November  2018  and  decision  to  include  more  cities  can  be taken after evaluation and learnings from  the pilot scheme.

*********

Annexure-A Details of cities under HRIDAY , Assistance provided, Physical and Financial Progress

|   S.No | Name of the Project and sanction date                                                                                   | City                      | Expected Completion   | Total cost of the Project          | Amount released so far   | Physical progress   |
|--------|-------------------------------------------------------------------------------------------------------------------------|---------------------------|-----------------------|------------------------------------|--------------------------|---------------------|
|      1 | Construction of 10 approach Roads to various Heritage sites at Varanasi. ( 01.06.2015)                                  | Varanasi (Uttar Pradesh)  | March 2017            | 7,91,00,000                        | 6,33,31,300              | 60%                 |
|      2 | Development of Dashashwamedh- Godowlia Culture Quarter. (18.04.2016)                                                    | Varanasi (Uttar Pradesh)  | Dec. 2017             | 2,04,07,530                        | 40,81,506                | 3%                  |
|      3 | Redevelopment of Town Hall as Heritage Centre (18.04.2016)                                                              | Varanasi (Uttar Pradesh)  | May 2017              | 2,58,02,671                        | 51,60,534                | 30%                 |
|      4 | Carrying out Heritage Artistic Paint Work at Varanasi. (23.08.2016)                                                     | Varanasi (Uttar Pradesh)  | Completed             | 7,26,000                           | 7,26,000                 | 100%                |
|      5 | Development of 24 Roads leading to various Heritage Sites at Varanasi. (13.04. 2016)                                    | Varanasi (Uttar Pradesh)  | June 2017             | 29,89,73,518                       | 21,69,68,110             | 65%                 |
|      6 | Development of Heritage precinct of Road Connecting Durgakund, Kurushetra Pokhra and Assi Ghat at Varanasi (29.06.2016) | Varanasi (Uttar Pradesh)  | July 2017             | 1,86,81,500                        | 37,36,300                | 20%                 |
|      7 | Heritage Walk around Kabir Chaura and Piplani Katra. (14.10.2016)                                                       | Varanasi (Uttar Pradesh)  | Dec.2017              | 2,51,47,696                        | 1,00,59,078              | 0%                  |
|      8 | Development of 86 heritage sites of Varanasi (14.10.2016)                                                               | Varanasi (Uttar Pradesh)  | Dec.2017              | 10,75,48,369                       | 4,30,19,347              | 2%                  |
|      9 | Up-gradation of Approach roads to Heritage Sites and Development of Heritage Walk in Amravati. (28.10.2015)             | Amravati (Andhra Pradesh) | June.2017             | 12,33,60,136                       | 9,86,88,108              | 60%                 |
|     10 | Deveolopment of Heritage Park at Amravati. (31.03.2016)                                                                 | Amravati (Andhra Pradesh) | Dec.2017              | 6,41,17,107                        | 1,28,23,421              | 0%                  |
|     11 | Bhadrakali Lake Foreshore Development at Warangal.(14.10.2015)                                                          | Warangal (Telangana)      | Dec.2017              | 14,94,00,000 94,05,598 1,78,63,824 | 11,12,29,518             | 25%                 |
|     12 | Development work at 1000 pillar temple area (28.03.2016)                                                                | Warangal (Telangana)      | Sept.2017             |                                    | 18,81,119                | 20%                 |
|     13 | Development work at Kazipeth Dargah (28.03.2016)                                                                        | Warangal (Telangana)      | Sept.2017             |                                    | 35,72,765                | 20%                 |
|     14 | Rejuvenation of pond at Padmakshi Temple (28.03.2016)                                                                   | Warangal (Telangana)      | Nov.2017              | 2,03,35,260                        | 40,67,052                | 20%                 |
|     15 | Revival and Development of Fort Warangal (14.10.2016                                                                    | Warangal (Telangana)      | Sept.2017             | 15,29,95,318                       | 6,11,98,127              | 0%                  |

|   16 | Lanscape Improvements and Historic Edge Deligation of the Rambagh Garden (07.12.2015)                                                                                |                   | Sept.2017                           | 1,87,39,013   | 37,47,802    | 0%   |
|------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------------|-------------------------------------|---------------|--------------|------|
|   17 | Provision of surface parking in Rambagh Garden (07.12.2015)                                                                                                          |                   | June, 2017                          | 1,12,82,019   | 22,56,403    | 20%  |
|   18 | Restoration & Adaptive Reuse of Rambagh Gate (07.12.2015)                                                                                                            |                   | May 2017                            | 1,08,78,172   | 21,75,634    | 20%  |
|   19 | Comprehensive road development and upgradation of 21 major roads leading to the Golden Temple (10.10.2016)                                                           |                   | Apr. 2017                           | 31,99,30,661  | 12,79,72,264 | 20%  |
|   20 | Interpretative Signage in the City with Sensors (14.10.2016)                                                                                                         |                   | 4 months w.e.f date of commencement | 5,34,05,200   | 2,13,62,080  | 0%   |
|   21 | Development of Public Plaza along the southern edge of Rambagh Garden (10.10.2016)                                                                                   |                   | 3 months w.e.f date of commencement | 99,73,550     | 39,89,420    | 0%   |
|   22 | Upgradation of the Maharaja Ranjit Singh Panorama (10.10.2016)                                                                                                       |                   | Apr.2017                            | 50,28,281     | 20,11,312    | 10%  |
|   23 | Reorganising Connectivity and Linkages through Streetscape and Landscape improvement at Gol Bagh (10.10.2016)                                                        |                   | Apr.2017                            | 4,99,95,177   | 1,99,98,070  | 20%  |
|   24 | Comprehensive improvement of a mobility corridor along the outer and inner circular road (10.10.2016)                                                                |                   | June 2017                           | 4,99,77,500   | 1,99,91,000  | 0%   |
|   25 | Revitalization and infrastructure development and 40 Khoo, or 40 wells and Colonial Period Power House (10.10.2016)                                                  |                   | April 2017                          | 4,99,88,131   | 1,99,95,252  | 20%  |
|   26 | Development of an Environmental Park at the UBDC Canal (10.10.2016)                                                                                                  |                   | June 2017                           | 99,87,027     | 39,94,810    | 0%   |
|   27 | Structural retrofitting and up gradation of the historic fabric of the colonial period building of the current Deputy Commissioner of Amritsar's office (10.10.2016) |                   | 6 months w.e.f date of commencement | 1,99,74,276   | 79,89,710    | 0%   |
|   28 | Additional payment to AMC for Rejuvenation of Rambagh Garden at Amritsar (9.11.2016)                                                                                 |                   | 4 months w.e.f date of commencement | 63,65,270     | 12,73,054    | 0%   |
|   29 | Development of Heritage Walk connecting Akbari Quila and Soni ji ki Nasiya for Ajmer. (05.01.2016)                                                                   | Ajmer (Rajasthan) | Aug.2017                            | 5,72,07,486   | 1,14,41,497  | 50%  |
|   30 | Development of Jaipur Road Precinct at Ajmer (04.07.2016)                                                                                                            | Ajmer (Rajasthan) | Dec.2017                            | 3,54,01,794   | 70,80,358    | 10%  |

|   31 | Development of Pushkar Heritage Walk at Ajmer (04.07.2016)                                                                              |                    | Dec.2017                             | 6,16,24,553   | 4,92,99,642   | 15%   |
|------|-----------------------------------------------------------------------------------------------------------------------------------------|--------------------|--------------------------------------|---------------|---------------|-------|
|   32 | Development of Subhash Udyan at Ajmer (04.07.2016)                                                                                      |                    | Dec.2017                             | 8,30,66,244   | 1,66,13,248   | 5%    |
|   33 | Annasagar Lakefront Up-gradation at Ajmer (19.10.2016)                                                                                  |                    | Dec.2017                             | 11,69,77,102  | 9,35,81,681   | 10%   |
|   34 | Development of Sullage Treatment Plant in Takkote Village. (23.06.2016)                                                                 | Badami (Karnataka) | 6 months w.e.f date of commencement  | 51,08,505     | 10,21,701     | 0%    |
|   35 | Zero Waste Management for Badami Town (29.06.2016)                                                                                      | Badami (Karnataka) | 8 months w.e.f date of commencement  | 2,30,00,000   | 46,00,000     | 0%    |
|   36 | Improvement of Historic, Vernacular Building Façade and Streetscape at Badami (29.06.2016)                                              | Badami (Karnataka) | 8 months w.e.f date of commencement  | 2,09,20,259   | 41,84,051     | 0%    |
|   37 | Integrated Development and Improvement of Arterial Road, Transportation Infrastructure, Parking and Road Signage at Badami (29.06.2016) | Badami (Karnataka) | 12 months w.e.f date of commencement | 13,76,85,253  | 2,75,37,050   | 0%    |
|   38 | Vegetable market square (4.7.2016)                                                                                                      | Dwarka (Gujarat)   | 12 months w.e.f date of commencement | 3,71,20,274   | 74,24,054     | 0%    |
|   39 | Sidheshwar Mahadev Precinct (4.7.2016)                                                                                                  | Dwarka (Gujarat)   | 12 months w.e.f date of commencement | 3,23,76,346   | 64,75,269     | 0%    |
|   40 | Darshan Path - Teen Batti (4.7.2016)                                                                                                    | Dwarka (Gujarat)   | 12 months w.e.f date of commencement | 1,97,83,367   | 39,56,673     | 0%    |
|   41 | Development of heritage zone 01 Dwarkadhish temple square (14.10.2016)                                                                  | Dwarka (Gujarat)   | 12 months w.e.f date of commencement | 2,74,90,728   | 1,09,96,291   | 0%    |
|   42 | Development of heritage zone 04 Main Processional Street (Darshan Path) from Iskon Gate to Dwarkadhish temple (14.10.2016)              | Dwarka (Gujarat)   | 12 months w.e.f date of commencement | 7,24,65,701   | 2,89,86,280   | 0%    |
|   43 | Retrofitting of building façades along the Parikrama Marg (periphery) of Shri Jagannatha temple (10.10.2016)                            | Puri (Odisha)      | 12 months w.e.f date of commencement | 2,97,59,836   | 1,19,03,934   | 0%    |
|   44 | Landscape development of Shri Jagannatha Ballabh Matha Garden (10.10.2016)                                                              | Puri (Odisha)      | 12 months w.e.f date of commencement | 8,80,10,609   | 3,52,04,243   | 0%    |

|   45 | Improvement and Façades upgradation of Bada Odiya Matha and Ganga Mata Matha (10.10.2016)                                    |                         | 12 months w.e.f date of commencement   | 1,84,66,004   | 73,86,401   | 0%   |
|------|------------------------------------------------------------------------------------------------------------------------------|-------------------------|----------------------------------------|---------------|-------------|------|
|   46 | Landscape Development etc. along the River Front Atharnala (10.10.2016)                                                      |                         | 12 months w.e.f date of commencement   | 1,99,62,300   | 79,84,920   | 0%   |
|   47 | Revival of Pokharis, Ponds located in 7 Jagaghara (10.10.2016)                                                               |                         | 12 months w.e.f date of commencement   | 1,14,75,546   | 45,90,218   | 0%   |
|   48 | Development of Landscape Garden by using treated water from waste water treatment plant at Banki Muhana at Puri.(31.03.2016) |                         | 12 months w.e.f date of commencement   | 3,66,36,255   | 73,27,251   | 0%   |
|   49 | Development of Ghat and Vishnupad temple complex (Zone-1) at Gaya (29.12.2016)                                               | Gaya (Bihar)            | 6 months w.e.f date of commencement    | 8,78,35,350   | 3,51,34,140 | 0%   |
|   50 | Development of Akshay Vat Complex (Zone-2) at Gaya (29.12.2016)                                                              | Gaya (Bihar)            | 8 months w.e.f date of commencement    | 1,61,71,860   | 64,68,744   | 0%   |
|   51 | Development of Connecting pathway- Dungeshwari hill to Mahabodhi temple (Zone-6) at Bodh Gaya (29.12.2016)                   | Gaya (Bihar)            | 12 months w.e.f date of commencement   | 18,42,09,030  | 7,36,83,612 | 0%   |
|   52 | Development of Ghats and Sarovars at Gaya: Brahmsat and Baitarani Sarovar. (31.03.2016)                                      | Gaya (Bihar)            | 6 months w.e.f date of commencement    | 5,86,56,678   | 1,17,31,336 | 0%   |
|   53 | Development of Vrindawan Parikrama Marg.(08.03.2016)                                                                         | Mathura (Uttar Pradesh) | Oct.2017                               | 10,56,87,008  | 2,11,37,401 | 15%  |
|   54 | Revision in Cost of DPR for Krishna Janmabhoomi Precinct (29.12.2016)                                                        | Mathura (Uttar Pradesh) | Oct.2017                               | 13,02,44,310  | 5,20,97,724 | 5%   |
|   55 | DPR for Revitalization of the Historic Chatta Bazaar at Mathura (29.12.2016)                                                 | Mathura (Uttar Pradesh) | 8 months w.e.f date of commencement    | 6,15,06,212   | 2,46,02,485 | 0%   |
|   56 | DPR for Rejuvenation of the Historic Vishram Ghat at Mathura (29.12.2016)                                                    | Mathura (Uttar Pradesh) | 12 months w.e.f date of commencement   | 3,62,73,882   | 1,45,09,553 | 0%   |
|   57 | Development and Infrastructure Up-gradation around Ekambareswarar Temple (17.02.2016)                                        | Kanchipuram (Tamilnadu) | Nov.2017                               | 9,89,72,482   | 1,97,94,496 | 5%   |
|   58 | Development and Infrastructure Up-gradation around Varadharaja Perumal Temple Zone. (17.02.2016)                             | Kanchipuram (Tamilnadu) | 12 months w.e.f date of commencement   | 7,63,85,356   | 1,52,77,071 | 5%   |

| 59   | Development of support infrastructure at Velankkanni Town.(21.12.2015)                                                                                           | Velankanni                                                                                                                                                       | Completed                                                                                                          | 97,09,736      | 77,67,789      | 100%   |
|------|------------------------------------------------------------------------------------------------------------------------------------------------------------------|------------------------------------------------------------------------------------------------------------------------------------------------------------------|--------------------------------------------------------------------------------------------------------------------|----------------|----------------|--------|
| 60   | (Tamilnadu) DPR for Heritage linked infrastructure development of Three Delineated zones (Town Core, Beach Civic & Recreational zone, Transit node) (29.12.2016) | (Tamilnadu) DPR for Heritage linked infrastructure development of Three Delineated zones (Town Core, Beach Civic & Recreational zone, Transit node) (29.12.2016) | 8 months w.e.f date of commencement                                                                                | 10,37,28,952   | 4,14,91,580    | 0%     |
| A    | Total for Project Implementation                                                                                                                                 | Total for Project Implementation                                                                                                                                 | Total for Project Implementation                                                                                   | 3,63,33,07,822 | 1,54,85,89,789 |        |
| B    | Fund Released for DPR preparation Capacity Building, IEC, Establishment of NPMU, HRIDAY City Anchor fee, A&OE etc.                                               | Fund Released for DPR preparation Capacity Building, IEC, Establishment of NPMU, HRIDAY City Anchor fee, A&OE etc.                                               | Fund Released for DPR preparation Capacity Building, IEC, Establishment of NPMU, HRIDAY City Anchor fee, A&OE etc. | 9,77,63,443    | 9,77,63,443    |        |
| C    | Grand Total (Upto Jan-2017)                                                                                                                                      | Grand Total (Upto Jan-2017)                                                                                                                                      | Grand Total (Upto Jan-2017)                                                                                        | 3,72,01,93,093 | 1,64,63,53,232 |        |