Lok Sabha Question No. 5097 (UNSTARRED), answered on 2017-04-05
Subject: Time Overrun of Projects
Ministry: STATISTICS AND PROGRAMME IMPLEMENTATION
Asked by: RAJU ALIAS DEVAPPA ANNA SHETTI

## GOVERNMENT OF INDIA

## MINISTRY OF STATISTICS AND PROGRAMME IMPLEMENTATION

## LOK SABHA UNSTARRED QUESTION NO. 5097

TO BE ANSWERED ON WEDNESDAY, THE 05 TH  APRIL, 2017

## TIME OVERRUN OF PROJECTS

## 5097.  SHRI RAJU SHETTY:

Will the Minister of STATISTICS AND IMPLEMENTATION be pleased to state:

PROGRAMME

- (a) the details of the projects which  are running behind schedule  as  on  date,  State/UT-wise  including  the  State  of Maharashtra;
- (b) the percentage of increase in cost of the these projects due to the said time overrun;
- (c) the  time  by  which  each  of  these  project  is  likely  to  be completed; and
- (d) the  steps  taken/being  taken  by  the  Government  in  this regard?

## ANSWER

MINISTER OF STATISTICS AND PROGRAMME IMPLEMENTATION

## (SHRI D. V. SADANANDA GOWDA)

(a)  &  (b)  :  Government  through  the  Ministry  of  Statistics  and Programme Implementation monitors on-going Central Sector Infrastructure Projects costing Rs. 150 crore and above on time and cost  overruns  through  its  Online  Computerised  Monitoring  System (OCMS)  on the basis of information provided by the project implementation agencies. As on 01.02.2017, there are 1201 projects on the monitor of this Ministry. Out of 1201 projects, 329 projects are showing time overruns, 293 are showing cost overruns and 95 are  showing  both  time  and  cost  overruns  with  respect  to  their original  project  implementation  schedules.    State/UT-wise  details including the State of Maharashtra  of projects showing  time overruns  and  those  showing  both  time  and  cost  overruns  are available at Annexure - I and Annexure - II respectively.

- (c):  Projects  are  monitored  against  the  original  /  revised  dates  of commissioning fixed by the concerned project implementing agencies. The project-wise original / revised dates of commissioning is given in the Flash Report for the month of January 2017 available at www.cspm.gov.in/publication.
- (d):    The  major  steps  undertaken  to  ensure  timely  completion  of projects  include:  rigorous  project  appraisal;  on  line  computerized monitoring system (OCMS) for better monitoring; setting up revised cost committees in the Ministries for fixation of responsibilities; and setting  up  of  Central  Sector  Project  Coordination  Committees (CSPCCs) in states under Chief Secretaries for removal of bottlenecks and for facilitating and speedy implementation of major projects.

## STATEMENT REFERRED TO IN REPLY TO PART (a) & (b) OF LOK SABHA UNSTARRED QUESTION NO 5097  DUE FOR ANSWER ON  5.04.2017

## STATE/UT-WISE DETAILS OF  CENTRAL SECTOR PROJECTS COSTING Rs. 150 CRORE AND ABOVE SHOWING  TIME  OVERRUNS  (as on 01.02.2017)

| SN   | PROJECT                                                                                              | SECTOR                      | IMPLEMENTI NG AGENCY      | DATE OF APPROVA L (month/ye ar)   | ORIGINAL DATE OF COMMISSIONI NG (month/year)   | ANTICIPATED DATE OF COMMISSIONI NG (month/year)   | COST ORIGIN AL (Rs. In crore)   | COST ANTICIPAT ED (Rs. In crore)   | REPORTED CUMULATIV E EXPENDITU RE (Rs. In crore)   | COST OVERRU N^ (%)        | TIME OVERRU N$ (MONTHS )   |
|------|------------------------------------------------------------------------------------------------------|-----------------------------|---------------------------|-----------------------------------|------------------------------------------------|---------------------------------------------------|---------------------------------|------------------------------------|----------------------------------------------------|---------------------------|----------------------------|
|      | ANDAMAN & NICOBAR ISLANDS                                                                            | ANDAMAN & NICOBAR ISLANDS   | ANDAMAN & NICOBAR ISLANDS | ANDAMAN & NICOBAR ISLANDS         | ANDAMAN & NICOBAR ISLANDS                      | ANDAMAN & NICOBAR ISLANDS                         | ANDAMAN & NICOBAR ISLANDS       | ANDAMAN & NICOBAR ISLANDS          | ANDAMAN & NICOBAR ISLANDS                          | ANDAMAN & NICOBAR ISLANDS | ANDAMAN & NICOBAR ISLANDS  |
| 1    | CONSTRUCTION OF NEW INTEGRATED TERMINAL BUILDING AT VSI AIRPORT, PORTBLAIR                           | CIVIL AVIATION              | AAI                       | 10/2013                           | 09/2018                                        | 06/2020                                           | 314.61                          | 441.33                             | 26.35                                              | 40.28                     | 21                         |
|      | ANDHRAPRADESH                                                                                        | ANDHRAPRADESH               | ANDHRAPRADESH             | ANDHRAPRADESH                     | ANDHRAPRADESH                                  | ANDHRAPRADESH                                     | ANDHRAPRADESH                   | ANDHRAPRADESH                      | ANDHRAPRADESH                                      | ANDHRAPRADESH             | ANDHRAPRADESH              |
| 2    | NANDYAL-YERRAGUNTLA(NL),SCR                                                                          | RAILWAYS                    | SCR                       | 03/1996                           | 02/2009                                        | 12/2017                                           | 155.74                          | 966.98                             | 924.00                                             | 520.89                    | 106                        |
| 3    | OBULAVARIPALLE- KRISHNAPATNAM(RVNL)                                                                  | RAILWAYS                    | RVNL                      | 07/2006                           | 03/2008                                        | 03/2020                                           | 743.00                          | 1825.00                            | 1154.14                                            | 145.63                    | 144                        |
| 4    | REHABILITATION UPGRADATION OF NH-67 FROM KM 641.000 TO KM 695.000 (DORNALA T JUNCTION TO ATMAKUR SEC | ROAD TRANSPORT AND HIGHWAYS | PWD                       | 07/2014                           | 02/2015                                        | 02/2017                                           | 251.55                          | 251.55                             | 38.13                                              | 0.00                      | 24                         |
| 5    | REHABILITATION AND UPGRADATION OF EXISTING NH- 167 FROM KM 70/000 TO KM 125-150                      | ROAD TRANSPORT AND HIGHWAYS | PWD                       | 02/2015                           | 05/2015                                        | 05/2017                                           | 224.83                          | 224.83                             | 0.00                                               | 0.00                      | 24                         |
| 6    | CUDDAPAH-MYDUKUR-KURNOOL KM-167.750-356.502 KM                                                       | ROAD TRANSPORT AND HIGHWAYS | NHAI                      | 11/2010                           | 05/2013                                        | 06/2017                                           | 1585.00                         | 1585.00                            | 2131.46                                            | 0.00                      | 49                         |
| 7    | REHABILITATION AND UPGRADATION OF NH-42 FROM KM 4 to350 TO KM 75 to 600 TO TWO LANE WITH PAVE SOLDOU | ROAD TRANSPORT AND HIGHWAYS | PWD                       | 03/2015                           | 09/2015                                        | 08/2017                                           | 309.01                          | 309.01                             | 61.94                                              | 0.00                      | 23                         |
| 8    | REHABILITATION AND UPGRADATION OF NH-219 FROM KM 58-600 TO KM 140-750 IN THE STATE OF ANDHRA PRADES  | ROAD TRANSPORT AND HIGHWAYS | PWD                       | 03/2015                           | 10/2015                                        | 10/2017                                           | 271.45                          | 271.45                             | 0.00                                               | 0.00                      | 24                         |
| 9    | TIRUPATI - TIRUTHANI - CHENNAI                                                                       | ROAD TRANSPORT AND HIGHWAYS | NHAI                      | 04/2011                           | 10/2013                                        | 12/2017                                           | 571.00                          | 571.00                             | 623.74                                             | 0.00                      | 50                         |
| 10   | BLAST FURNACE-2 CATEGORY-1 CAPITAL REPAIRS                                                           | STEEL                       | RINL                      | 07/2011                           | 07/2015                                        | 02/2017                                           | 877.73                          | 877.73                             | 700.36                                             | 0.00                      | 19                         |
| 11   | TURBO BLOWER - 5                                                                                     | STEEL                       | RINL                      | 12/2009                           | 09/2016                                        | 03/2017                                           | 280.00                          | 280.00                             | 95.81                                              | 0.00                      | 6                          |
| 12   | SMS-1 CONVERTERS REVAMPING                                                                           | STEEL                       | RINL                      | 05/2012                           | 07/2015                                        | 05/2017                                           | 404.16                          | 404.16                             | 380.93                                             | 0.00                      | 22                         |

| 13   | 3RD CONVERTER AND 4TH CASTER                                                            | STEEL                       | RINL   | 07/2011   | 07/2016   | 05/2017   | 974.76   | 974.76   | 451.53   | 0.00   | 10   |
|------|-----------------------------------------------------------------------------------------|-----------------------------|--------|-----------|-----------|-----------|----------|----------|----------|--------|------|
| 14   | REVAMPING OF SINTER MACHINES - 1 AND 2                                                  | STEEL                       | RINL   | 12/2009   | 10/2016   | 12/2017   | 343.00   | 488.40   | 142.68   | 42.39  | 14   |
| 15   | CONSTRUCTION OF SOUTHERN REGIONAL CENTER FOR NSG AT IBRAHIMPATNAM HYDERABAD             | URBAN DEVELOPMENT           | CPWD   | 06/2014   | 03/2017   | 06/2017   | 157.84   | 157.84   | 67.62    | 0.00   | 3    |
|      | ARUNACHAL PRADESH                                                                       |                             |        |           |           |           |          |          |          |        |      |
| 16   | PARE HYDRO ELECTRIC PROJECT                                                             | POWER                       | NEEPCO | 12/2008   | 08/2013   | 05/2017   | 573.99   | 1337.76  | 1341.09  | 133.06 | 45   |
| 17   | KAMENG HYDROELECTRIC PROJECT (NEEPCO)                                                   | POWER                       | NEEPCO | 12/2004   | 12/2009   | 10/2017   | 2496.90  | 6179.96  | 5331.03  | 147.51 | 94   |
|      | ASSAM                                                                                   |                             |        |           |           |           |          |          |          |        |      |
| 18   | RESITING OF TINSUKIA TERMINAL PROJECT (DIGBOI MARKETING TERMINAL PROJECT)               | PETROLEUM                   | IOCL   | 06/2012   | 07/2014   | 01/2017   | 150.00   | 150.00   | 140.02   | 0.00   | 30   |
| 19   | UPGRADATION OF CRUDE OIL PUMP STATIONS OF NAHARKATIYA- BARAUNI CRUDE OIL TRUNK PIPELINE | PETROLEUM                   | OIL    | 09/2012   | 03/2015   | 05/2017   | 871.35   | 1200.00  | 830.93   | 37.72  | 26   |
| 20   | ASSAM RENEWAL PROJECT FOR GROUP A                                                       | PETROLEUM                   | ONGC   | 03/2009   | 03/2013   | 03/2018   | 2465.15  | 2378.89  | 1882.07  | -3.50  | 60   |
| 21   | TWENTY NOS. FEEDER GAS LINES                                                            | PETROLEUM                   | OIL    | 03/2009   | 12/2016   | 03/2018   | 228.64   | 209.19   | 142.22   | -8.51  | 15   |
| 22   | CONSTRUCTION OF ONE ETP AND THREE ETPS CUMWATER INJECTION PLANTS(WIP)                   | PETROLEUM                   | ONGC   | 06/2010   | 01/2014   | 11/2019   | 202.94   | 341.70   | 2.95     | 68.37  | 70   |
| 23   | BONGAIGAON THERMAL POWER PROJECT                                                        | POWER                       | NTPC   | 01/2008   | 09/2011   | 06/2017   | 4375.35  | 6749.18  | 6405.00  | 54.25  | 69   |
| 24   | LUMDING-SILCHAR JIRIBAM, BADARPUR-BARAIGRAM KUMARGHAT NATIONAL PROJECT                  | RAILWAYS                    | NFR    | 04/1996   | 03/2009   | 03/2017   | 1676.31  | 7000.00  | 6630.23  | 317.58 | 96   |
| 25   | BPUTRA BRIDGE AT BOGIBIL AND LINK LINES NEFR                                            | RAILWAYS                    | NFR    | 09/1997   | 04/2008   | 06/2018   | 1500.00  | 5000.00  | 4464.70  | 233.33 | 122  |
| 26   | NALBARI TO BIJNI (AS-6)                                                                 | ROAD TRANSPORT AND HIGHWAYS | NHAI   | 12/2003   | 06/2008   | 02/2017   | 225.00   | 225.00   | 316.94   | 0.00   | 104  |
| 27   | MAIBANG TO LUMDING (AS-24), KM.111.000 TO KM.126.450                                    | ROAD TRANSPORT AND HIGHWAYS | NHAI   | 12/2003   | 11/2008   | 02/2017   | 155.04   | 280.13   | 204.64   | 80.68  | 99   |
| 28   | HARANGAJO TO MAIBANG (AS-23), KM.126.450 TO KM.140.700                                  | ROAD TRANSPORT AND HIGHWAYS | NHAI   | 12/2003   | 02/2009   | 02/2017   | 280.00   | 361.00   | 442.64   | 28.93  | 96   |
| 29   | BRAHMPUTRA BRIDGE,NH NO-31                                                              | ROAD TRANSPORT AND HIGHWAYS | NHAI   | 12/2003   | 04/2010   | 02/2017   | 217.61   | 309.56   | 436.38   | 42.25  | 82   |

| 30    | HARANGAJO TO MAIBANG,KM 164.08-190.587 NH-54              | ROAD TRANSPORT AND HIGHWAYS   | NHAI   | 12/2003   | 09/2007   | 03/2017   | 212.00   | 212.00   | 125.45   | 0.00   | 114   |
|-------|-----------------------------------------------------------|-------------------------------|--------|-----------|-----------|-----------|----------|----------|----------|--------|-------|
| 31    | SONAPUR TO GUWAHTI (AS-3)                                 | ROAD TRANSPORT AND HIGHWAYS   | NHAI   | 12/2003   | 03/2008   | 03/2017   | 245.00   | 245.00   | 214.88   | 0.00   | 108   |
| 32    | DHARAMTUL TO SONAPUR,KM 205- 183 (AS-20)                  | ROAD TRANSPORT AND HIGHWAYS   | NHAI   | 12/2003   | 05/2008   | 03/2017   | 160.00   | 160.00   | 204.93   | 0.00   | 106   |
| 33    | MAIBANG TO LUMDING (AS-26), KM.60.500 TO KM.83.400, NH-54 | ROAD TRANSPORT AND HIGHWAYS   | NHAI   | 12/2003   | 11/2008   | 03/2017   | 167.64   | 167.64   | 299.99   | 0.00   | 100   |
| 34    | MAIBANG TO LUMDING (AS-27), KM.40.000 TO KM.60.500        | ROAD TRANSPORT AND HIGHWAYS   | NHAI   | 12/2003   | 04/2009   | 03/2017   | 200.00   | 200.00   | 266.81   | 0.00   | 95    |
| 35    | HARANGAJO TO MAIBANG, NH-54                               | ROAD TRANSPORT AND HIGHWAYS   | NHAI   | 12/2003   | 07/2009   | 03/2017   | 196.00   | 331.23   | 403.94   | 68.99  | 92    |
| 36    | MAIBANG TO LUMDING (AS-25), KM.83.400 TO KM.111.000       | ROAD TRANSPORT AND HIGHWAYS   | NHAI   | 12/2003   | 04/2009   | 05/2017   | 199.81   | 385.13   | 237.03   | 92.75  | 97    |
| 37    | NALBARI T BIJNI (AS-7)                                    | ROAD TRANSPORT AND HIGHWAYS   | NHAI   | 12/2003   | 04/2008   | 06/2017   | 208.00   | 208.00   | 316.60   | 0.00   | 110   |
| BIHAR | BIHAR                                                     | BIHAR                         | BIHAR  | BIHAR     | BIHAR     | BIHAR     | BIHAR    | BIHAR    | BIHAR    | BIHAR  | BIHAR |
| 38    | BRBCL-NABINAGAR TPP- JV (4X250 MW)                        | POWER                         | NTPC   | 01/2007   | 05/2014   | 09/2017   | 5353.00  | 5353.00  | 6266.92  | 0.00   | 40    |
| 39    | BARH STPP(3X660MW) NTPC                                   | POWER                         | NTPC   | 02/2005   | 01/2011   | 05/2018   | 8692.97  | 15095.67 | 12694.00 | 73.65  | 88    |
| 40    | NPGCPL-NABINAGAR STPP - JV (3X660 MW)                     | POWER                         | NTPC   | 01/2013   | 01/2018   | 06/2018   | 12964.60 | 12964.60 | 8189.41  | 0.00   | 5     |
| 41    | 2 LANNING OF MOKAMA-MUNGER                                | ROAD TRANSPORT AND HIGHWAYS   | NHAI   | 05/2011   | 05/2013   | 02/2017   | 351.54   | 351.54   | 351.23   | 0.00   | 45    |
| 42    | 2-LANNING WITH PS KHAGARIA- PURNEA                        | ROAD TRANSPORT AND HIGHWAYS   | NHAI   | 05/2011   | 02/2014   | 03/2017   | 664.00   | 664.00   | 654.59   | 0.00   | 37    |
| 43    | PATNA-BAKTZARPUR KM.181.3 TO KM.231.95                    | ROAD TRANSPORT AND HIGHWAYS   | NHAI   | 09/2011   | 03/2014   | 03/2017   | 574.00   | 574.00   | 901.28   | 0.00   | 36    |
| 44    | 2-LANNING WITH PS MOTIHARI- RAXAUL                        | ROAD TRANSPORT AND HIGHWAYS   | NHAI   | 10/2011   | 04/2014   | 03/2017   | 375.09   | 375.09   | 534.11   | 0.00   | 35    |
| 45    | 2 LANNING OF MUZAFFARPUR - SONBARSA                       | ROAD TRANSPORT AND HIGHWAYS   | NHAI   | 05/2011   | 11/2013   | 06/2017   | 511.54   | 511.54   | 552.91   | 0.00   | 43    |

| 46    | BALANCE WORK OF 4 LANING OF GORAKPUR -GOPALGANJ                                                  | ROAD TRANSPORT AND HIGHWAYS   | NHAI   | 05/2015   | 05/2017   | 06/2017   | 581.84   | 581.84   | 255.60   | 0.00   | 1     |
|-------|--------------------------------------------------------------------------------------------------|-------------------------------|--------|-----------|-----------|-----------|----------|----------|----------|--------|-------|
| 47    | PATNA-MUZZAFFARPUR                                                                               | ROAD TRANSPORT AND HIGHWAYS   | NHAI   | 08/2010   | 02/2013   | 09/2017   | 671.30   | 671.30   | 881.43   | 0.00   | 55    |
| 48    | 4-LANNING OF CHAPRA-HAJIPUR                                                                      | ROAD TRANSPORT AND HIGHWAYS   | NHAI   | 01/2011   | 07/2013   | 09/2017   | 575.00   | 575.00   | 621.88   | 0.00   | 50    |
| 49    | IRRIGATIONWORK OF BAGMATI                                                                        | STEEL                         | HSCL   | 10/2005   | 03/2015   | 03/2017   | 956.00   | 956.00   | 657.66   | 0.00   | 24    |
| 50    | MANIKPUR OC EXPANSION (3.5 MTY)                                                                  | COAL                          | SECL   | 12/2009   | 03/2014   | 03/2018   | 321.50   | 321.50   | 198.64   | 0.00   | 48    |
| 51    | AMLAI OC EXPANSION SECTOR B (1.50 MTY)                                                           | COAL                          | SECL   | 11/2009   | 03/2016   | 03/2018   | 198.59   | 198.59   | 166.21   | 0.00   | 24    |
| 52    | BAROUD OC EXPANSION (RCE)- 3MTY                                                                  | COAL                          | SECL   | 04/2012   | 03/2016   | 03/2018   | 258.56   | 258.56   | 133.99   | 0.00   | 24    |
| 53    | KARTALI (EAST) OCP (2.50 MTY)                                                                    | COAL                          | SECL   | 07/2008   | 03/2014   | 03/2020   | 178.44   | 178.44   | 4.76     | 0.00   | 72    |
| 54    | JAGANNATHPOR OCP(3.00MTY)                                                                        | COAL                          | SECL   | 09/2008   | 03/2015   | 03/2020   | 152.43   | 459.59   | 53.25    | 201.51 | 60    |
| 55    | MARKETING TOP AT KORBA                                                                           | PETROLEUM                     | IOCL   | 01/2011   | 09/2016   | 02/2017   | 141.86   | 222.81   | 189.51   | 57.06  | 5     |
| 56    | SYSTEM STRENTHENING IN RAIPUR WARDHA CORRIDOR FOR IPP PROJECTS IN CHHATTISGARH                   | POWER                         | PGCIL  | 01/2012   | 01/2015   | 03/2017   | 1422.85  | 1875.13  | 1721.72  | 31.79  | 26    |
| 57    | TRANSMISSION SYSTEM STRENGTHENING IN WESTERN PART OFWRFORIPPS GENERATION PROJECTS IN CHATTISGARH | POWER                         | PGCIL  | 11/2011   | 07/2014   | 06/2017   | 2127.51  | 2619.56  | 2525.03  | 23.13  | 35    |
| 58    | WR-NR HVDC INTERCONNECTOR FOR IPP PROJECTS IN CHHATTISGARH                                       | POWER                         | PGCIL  | 03/2012   | 06/2015   | 06/2017   | 9569.76  | 9569.76  | 6707.99  | 0.00   | 24    |
| 59    | LARA SUPER THERMAL POWER PROJECT STAGE-I (2 X 800 MW)                                            | POWER                         | NTPC   | 12/2012   | 06/2017   | 09/2017   | 11846.00 | 11846.00 | 7539.00  | 0.00   | 3     |
| 60    | SYSTEM STRENGTHENING IN NORTH AND WEST PARTOFWR FOR IPP PROJECTS IN CHATTISGARH                  | POWER                         | PGCIL  | 12/2011   | 08/2014   | 12/2017   | 1746.65  | 2228.71  | 1822.73  | 27.60  | 40    |
| 61    | SALKA ROAD -ANUPNAGAR LINE DOUBLING                                                              | RAILWAYS                      | RVNL   | 09/2006   | 03/2010   | 12/2017   | 324.90   | 516.40   | 441.77   | 58.94  | 93    |
| 62    | FOUR LANING OF ORISSA/CHATTISGARH BORDER - AURANG SECTION                                        | ROAD TRANSPORT AND HIGHWAYS   | NHAI   | 02/2013   | 08/2015   | 03/2017   | 1232.00  | 1232.00  | 1173.20  | 0.00   | 19    |
| 63    | EXPANSION OF BHILAI STEEL PLANT                                                                  | STEEL                         | SAIL   | 08/2010   | 03/2013   | 06/2017   | 17265.00 | 17265.00 | 17033.59 | 0.00   | 51    |
| 64    | NMDC INTEGRATED STEEL PLANT                                                                      | STEEL                         | NMDC   | 01/2010   | 05/2015   | 12/2017   | 15525.00 | 15525.00 | 10986.26 | 0.00   | 31    |
| DELHI | DELHI                                                                                            | DELHI                         | DELHI  | DELHI     | DELHI     | DELHI     | DELHI    | DELHI    | DELHI    | DELHI  | DELHI |

|   65 | AIIMS - OPD(NEW)                                                                                        | HEALTH AND FAMILY WELFARE   | HSCC   | 08/2014   | 05/2017   | 06/2017   |   293.65 |   293.65 |   159.00 |   0.00 |   1 |
|------|---------------------------------------------------------------------------------------------------------|-----------------------------|--------|-----------|-----------|-----------|----------|----------|----------|--------|-----|
|   66 | AIIMS - MOTHER AND CHILD BLOCK                                                                          | HEALTH AND FAMILY WELFARE   | HSCC   | 12/2013   | 05/2017   | 06/2017   |   204.44 |   204.44 |    97    |   0    |   1 |
|   67 | CONSTRUCTION OF HEAD OFFICE BUILDING OF PNB ON PLAT NO-4 SECTOR 10 DWARKA NEW DELHI                     | URBAN DEVELOPMENT           | CPWD   | 05/2012   | 12/2014   | 03/2017   |   405.01 |   405.01 |     0    |   0    |  27 |
|   68 | ESTABLISHMENT OF CENTRAL ARMED POLICE FORCE INSTITUTE OF MEDICAL SCIENCES(CAPFIMS) AT NEW DELHI GUJARAT | URBAN DEVELOPMENT           | CPWD   | 10/2013   | 10/2019   | 03/2020   |  1219.21 |  1219.21 |    12.76 |   0    |   5 |
|   69 | KAKRAPAR ATOMIC POWER PROJECT - 3 AND 4                                                                 | ATOMIC ENERGY               | NPCIL  | 10/2009   | 12/2015   | 11/2019   | 11459    | 11459    |  9417    |   0    |  47 |
|   70 | CONSTRUCTION OF 6 ETPS                                                                                  | PETROLEUM                   | ONGC   | 03/2009   | 09/2012   | 03/2017   |   317.64 |   240.95 |   159.43 | -24.14 |  54 |
|   71 | BS-IV QUALITY IMPROVEMENT PROJECT (PHASE-I) AT GUJARAT REFINERY                                         | PETROLEUM                   | IOCL   | 02/2016   | 07/2017   | 02/2018   |   931    |   931    |    63.3  |   0    |   7 |
|   72 | PIPELINE REPLACEMENT PROJECT, AHMEDABAD                                                                 | PETROLEUM                   | ONGC   | 09/2011   | 07/2016   | 06/2018   |   202.25 |   160.16 |    99.51 | -20.81 |  23 |
|   73 | TRANSMISSION SYSTEM ASSOCIATED WITH KAKRAPAR ATOMIC POWER PROJECT - 3 AND 4                             | POWER                       | PGCIL  | 02/2014   | 10/2016   | 04/2017   |   378.71 |   378.71 |   245.3  |   0    |   6 |
|   74 | UDHNA-JALGAON WITH ELECTRIFICATION(DOUBLING) (WR)                                                       | RAILWAYS                    | WR     | 04/2008   | 03/2014   | 12/2017   |  1389.62 |  1389.62 |  1641.3  |   0    |  45 |
|   75 | BHUJ-NALIYA(GC) WITH EXTENSION FROM NALIYA TO VAYOR (WR)                                                | RAILWAYS                    | WR     | 04/2008   | 03/2012   | 03/2019   |   318.24 |   321.62 |    58.86 |   1.06 |  84 |
|   76 | AHMEDABAD-HIMMATNAGAR- UDAIPUR (WR)                                                                     | RAILWAYS                    | WR     | 04/2008   | 03/2013   | 03/2020   |   394.14 |   385.6  |    49.69 |  -2.17 |  84 |
|   77 | AHMEDABAD TO VADODARA SECTION                                                                           | ROAD TRANSPORT AND HIGHWAYS | NHAI   | 01/2013   | 12/2015   | 02/2017   |  2125.24 |  2125.24 |  4700.69 |   0    |  14 |
|   78 | VADODARA-SURAT SECTION                                                                                  | ROAD TRANSPORT AND HIGHWAYS | NHAI   | 03/2014   | 08/2016   | 02/2017   |   503.16 |   503.16 |   331.09 |   0    |   6 |
|   79 | GUJARAT/MAHARASHTRA BORDERSURAT-HAZIRA PORT SECTION                                                     | ROAD TRANSPORT AND HIGHWAYS | NHAI   | 03/2010   | 09/2012   | 03/2017   |  1509.1  |  3237.87 |  3407.69 | 114.56 |  54 |
|   80 | KANDLA - MUNDRA PORT                                                                                    | ROAD TRANSPORT AND HIGHWAYS | NHAI   | 01/2011   | 07/2013   | 04/2017   |   953.88 |   953.88 |   977.69 |   0    |  45 |
|   81 | 4 LANING OF JETPUR SOMNATH SECTION OF NH 8D LENGTH KM 127.6                                             | ROAD TRANSPORT AND HIGHWAYS | NHAI   | 03/2012   | 09/2014   | 10/2017   |   828    |   828    |   871.49 |   0    |  37 |

| 82   | 4 LANNING OF AHMEDABAD TO GODHARA                                 | ROAD TRANSPORT AND HIGHWAYS   | NHAI              | 12/2010           | 06/2013           | 12/2017           | 1008.50           | 1008.50           | 1284.34           | 0.00              | 54                |
|------|-------------------------------------------------------------------|-------------------------------|-------------------|-------------------|-------------------|-------------------|-------------------|-------------------|-------------------|-------------------|-------------------|
|      | HARYANA                                                           | HARYANA                       | HARYANA           | HARYANA           | HARYANA           | HARYANA           | HARYANA           | HARYANA           | HARYANA           | HARYANA           | HARYANA           |
| 83   | DELHI/ HARYANA BORDER TO ROHTAK                                   | ROAD TRANSPORT AND HIGHWAYS   | NHAI              | 04/2007           | 05/2010           | 03/2017           | 486.00            | 486.00            | 472.83            | 0.00              | 82                |
| 84   | ROHTAK-BAWAL                                                      | ROAD TRANSPORT AND HIGHWAYS   | NHAI              | 05/2011           | 11/2013           | 03/2017           | 650.00            | 650.00            | 832.39            | 0.00              | 40                |
| 85   | PANIPAT-JALANDHAR 6 LANE(KM 96 TO 387.1 KM)                       | ROAD TRANSPORT AND HIGHWAYS   | NHAI              | 05/2009           | 11/2011           | 08/2017           | 1108.00           | 2288.00           | 3864.02           | 106.50            | 69                |
| 86   | 4-LANING OF ROHATAK JIND(LENGTH 45 KM)                            | ROAD TRANSPORT AND HIGHWAYS   | NHAI              | 10/2013           | 10/2015           | 12/2017           | 283.25            | 283.25            | 182.91            | 0.00              | 26                |
| 87   | 4 LANING OF AMBALA - KAITHAL - PACKAGE -1                         | ROAD TRANSPORT AND HIGHWAYS   | NHAI              | 12/2015           | 06/2016           | 06/2018           | 602.95            | 602.95            | 16.61             | 0.00              | 24                |
|      | HIMACHAL PRADESH                                                  | HIMACHAL PRADESH              | HIMACHAL PRADESH  | HIMACHAL PRADESH  | HIMACHAL PRADESH  | HIMACHAL PRADESH  | HIMACHAL PRADESH  | HIMACHAL PRADESH  | HIMACHAL PRADESH  | HIMACHAL PRADESH  | HIMACHAL PRADESH  |
| 88   | PARBATI HEP (4X200 MW) (NHPC) II                                  | POWER                         | NHPC              | 09/2002           | 09/2009           | 12/2018           | 3919.59           | 8398.75           | 6086.47           | 114.28            | 111               |
| 89   | FOUR LANING OF KIRATPUR NEAR CHOUK SECTION (73.20 KM TO186.50 KM) | ROAD TRANSPORT AND HIGHWAYS   | NHAI              | 11/2013           | 11/2016           | 02/2018           | 1916.79           | 1916.79           | 1643.50           | 0.00              | 15                |
| 90   | DIFFERENT BUILDINGS UNDER PHASE 1 NORTH FOR IIT MANDI AT KAMAND   | URBAN DEVELOPMENT             | CPWD              | 11/2012           | 11/2014           | 12/2017           | 270.83            | 270.83            | 98.76             | 0.00              | 37                |
|      | JAMMU AND KASHMIR                                                 | JAMMU AND KASHMIR             | JAMMU AND KASHMIR | JAMMU AND KASHMIR | JAMMU AND KASHMIR | JAMMU AND KASHMIR | JAMMU AND KASHMIR | JAMMU AND KASHMIR | JAMMU AND KASHMIR | JAMMU AND KASHMIR | JAMMU AND KASHMIR |
| 91   | KISHANGANGA HEP (3X110 MW)                                        | POWER                         | NHPC              | 01/2009           | 01/2016           | 01/2018           | 3642.04           | 5783.17           | 4800.42           | 58.79             | 24                |
| 92   | PAKAL DUL HYDRO ELECTRIC PROJECT (1000 MW)                        | POWER                         | CVPPPL            | 10/2014           | 04/2020           | 01/2023           | 8112.12           | 8112.12           | 696.27            | 0.00              | 33                |
| 93   | UDHAMPUR-SRINAGAR- BARAMULLA (NL),NR                              | RAILWAYS                      | NR                | 03/1995           | 11/2002           | 12/2018           | 2500.00           | 19565.00          | 14922.23          | 682.60            | 193               |
| 94   | JAMMU-UDHAMPUR KM.27.5 TO KM.67.00                                | ROAD TRANSPORT AND HIGHWAYS   | NHAI              | 07/2010           | 07/2013           | 01/2017           | 1813.76           | 1813.76           | 2418.23           | 0.00              | 42                |
| 95   | NASHRI- CHANANI                                                   | ROAD TRANSPORT AND HIGHWAYS   | NHAI              | 05/2011           | 06/2015           | 02/2017           | 2159.00           | 2159.00           | 4554.86           | 0.00              | 20                |
| 96   | QUAZIGUND-BANIHAL KM.220.00 TO KM.188.00                          | ROAD TRANSPORT AND HIGHWAYS   | NHAI              | 07/2010           | 07/2015           | 07/2017           | 1987.00           | 1987.00           | 1889.98           | 0.00              | 24                |
| 97   | SRINAGAR TO BANIHAL                                               | ROAD TRANSPORT AND HIGHWAYS   | NHAI              | 06/2011           | 06/2014           | 12/2017           | 1100.70           | 1100.70           | 1492.40           | 0.00              | 42                |

| JHARKHAND                        | JHARKHAND                                                       | JHARKHAND                   | JHARKHAND   | JHARKHAND   | JHARKHAND   | JHARKHAND   | JHARKHAND   | JHARKHAND   | JHARKHAND   | JHARKHAND   | JHARKHAND   |
|----------------------------------|-----------------------------------------------------------------|-----------------------------|-------------|-------------|-------------|-------------|-------------|-------------|-------------|-------------|-------------|
| 98                               | PATHERDIH NLW WASHERY                                           | COAL                        | BCCL        | 10/2012     | 04/2014     | 08/2017     | 269.82      | 269.82      | 101.20      | 0.00        | 40          |
| 99                               | MADHUBAND NLW WASHERY                                           | COAL                        | BCCL        | 08/2010     | 05/2014     | 09/2017     | 289.45      | 289.45      | 135.47      | 0.00        | 40          |
| 10 0                             | RAJMAHAL OC EXP.                                                | COAL                        | ECL         | 09/2009     | 03/2014     | 12/2017     | 153.82      | 153.82      | 90.82       | 0.00        | 45          |
| 10 1 TAPIN OCP (2.5              | MTY)                                                            | COAL                        | CCL         | 08/2008     | 03/2012     | 03/2018     | 264.68      | 264.68      | 148.00      | 0.00        | 72          |
| 10 2 PURNADIH OCP (3.0 MTY)      |                                                                 | COAL                        | CCL         | 07/2008     | 03/2013     | 03/2018     | 210.98      | 210.98      | 153.82      | 0.00        | 60          |
| 10 3 RAJRAPPA RCE OCP ( 3.0 MTY) | COAL                                                            |                             | CCL         | 12/2009     | 03/2016     | 03/2018     | 510.85      | 510.85      | 225.57      | 0.00        | 24          |
| 10 4 MURAIDIH UG                 | TURN-KEY PROJECT                                                | COAL                        | BCCL        | 02/2011     | 04/2014     | 10/2018     | 339.88      | 339.88      | 12.08       | 0.00        | 54          |
| 10 5 NORTH URIMARI               | OCP (3.0 MTY)                                                   | COAL                        | CCL         | 12/2007     | 03/2012     | 03/2019     | 179.87      | 179.87      | 96.78       | 0.00        | 84          |
| 10 6                             | KARMA OCP (1.0MTY)                                              | COAL                        | CCL         | 06/2009     | 03/2014     | 03/2019     | 162.46      | 162.46      | 72.47       | 0.00        | 60          |
| 10 MOONIDIH XV                   | SEAM UG                                                         | COAL                        | BCCL        | 08/2011     | 04/2015     | 04/2019     | 1230.27     | 1230.27     | 145.11      | 0.00        | 48          |
| 7 10 8                           | CHURI BENTI UG (0.81 MTY)                                       | COAL                        | CCL         | 08/2007     | 03/2011     | 03/2020     | 163.51      | 163.51      | 36.17       | 0.00        | 108         |
| 10                               | MAGADH OC 20 MTY (CCL)                                          | COAL                        | CCL         | 08/2008     | 07/2012     | 03/2021     | 706.40      | 706.40      | 80.61       | 0.00        | 104         |
| 9 11 0                           | RESITEMENT OF TATA NAGAR AND RACHI DEPOTS TO KHUNTI (JHARKHAND) | PETROLEUM                   | IOCL        | 04/2011     | 05/2015     | 06/2017     | 191.96      | 191.96      | 133.65      | 0.00        | 25          |
| 11 1                             | BOKARO THERMAL POWER STATION-A                                  | POWER                       | DVC         | 08/2006     | 12/2011     | 02/2017     | 2313.00     | 4366.64     | 3820.69     | 88.79       | 62          |
| 11 2                             | NORTH KARANPURA STPP (3X660 MW)                                 | POWER                       | NTPC        | 02/2014     | 02/2019     | 02/2020     | 14366.58    | 14366.58    | 3934.00     | 0.00        | 12          |
| 11 3                             | GOELKERA- MANOHARPUR,(LD)(SER)                                  | RAILWAYS                    | RVNL        | 03/1997     | 02/2006     | 12/2019     | 261.70      | 318.00      | 299.61      | 21.51       | 166         |
| 11 4                             | MANDARHILL-DUMKA-RAMPURHAT (NL),ER                              | RAILWAYS                    | ER          | 04/1995     | 12/2011     | 03/2020     | 900.05      | 1125.89     | 1035.41     | 25.09       | 99          |
| 11 5                             | RANCHI-RARGA-JAMSETHPUR                                         | ROAD TRANSPORT AND HIGHWAYS | NHAI        | 12/2012     | 06/2015     | 12/2017     | 1479.00     | 1479.00     | 690.66      | 0.00        | 30          |
| 11 6                             | REBUILDING OF COB-7 AT BSL                                      | STEEL                       | SAIL        | 10/2013     | 05/2016     | 10/2017     | 245.67      | 245.67      | 182.95      | 0.00        | 17          |
| 11 7                             | MODERNISATION OF STEEL MELTING SHOP NO.1 AT BOKARO STEEL PLANT  | STEEL                       | SAIL        | 05/2015     | 12/2017     | 05/2018     | 1154.18     | 1154.18     | 221.73      | 0.00        | 5           |
| 11 8                             | NEW SINTER PLANT AT BOKARO STEEL PLANT                          | STEEL                       | SAIL        | 03/2015     | 10/2017     | 07/2018     | 1034.01     | 1034.01     | 116.00      | 0.00        | 9           |
| 11 9                             | 2000 BOYS HOSTEL(1000 DOUNLE BEDDED ROOM) AT ISM DHANBAD        | URBAN DEVELOPMENT           | CPWD        | 09/2012     | 03/2016     | 02/2018     | 171.86      | 171.86      | 32.86       | 0.00        | 23          |
| KARNATAKA                        | KARNATAKA                                                       | KARNATAKA                   | KARNATAKA   | KARNATAKA   | KARNATAKA   | KARNATAKA   | KARNATAKA   | KARNATAKA   | KARNATAKA   | KARNATAKA   | KARNATAKA   |
| 12 0                             | KUDGI STPP STAGE 1                                              | POWER                       | NTPC        | 01/2012     | 01/2017     | 07/2017     | 15166.19    | 15166.19    | 12777.00    | 0.00        | 6           |

| 12 1   | 4-LANING OF GOA/KARNATAKA BORDER-KUNDAPUR SECTION                                                    | ROAD TRANSPORT AND HIGHWAYS   | NHAI           | 05/2014        | 08/2016        | 08/2017        | 1655.01        | 1655.01        | 1130.00        | 0.00           | 12             |
|--------|------------------------------------------------------------------------------------------------------|-------------------------------|----------------|----------------|----------------|----------------|----------------|----------------|----------------|----------------|----------------|
| 12 2   | STRENGTHENING AND WIDENING TO TWO LANE WITH PAVED SHOULDERS FROM KM.56.00 TO 106.00 OF NH-218 BIJAPU | ROAD TRANSPORT AND HIGHWAYS   | MORTH          | 03/2015        | 11/2015        | 11/2017        | 159.12         | 159.12         | 0.00           | 0.00           | 24             |
| 12 3   | STRENGTHENING AND WIDENING TO TWO LANE WITH PAVED SHOULDERS FROM KM.106.00 TO 153.00 OF NH-218 BIJAP | ROAD TRANSPORT AND HIGHWAYS   | MORTH          | 03/2015        | 11/2015        | 11/2017        | 165.67         | 165.67         | 0.00           | 0.00           | 24             |
| 12 4   | BANGALORE METRO RAIL PROJECT                                                                         | URBAN DEVELOPMENT             | MRTP           | 05/2006        | 06/2011        | 04/2017        | 6395.00        | 14405.01       | 14282.31       | 125.25         | 70             |
| 12 5   | BANGALORE METRO RAIL PROJECT PHASE-2                                                                 | URBAN DEVELOPMENT             | BMRCL          | 02/2014        | 02/2019        | 03/2020        | 26405.14       | 26405.14       | 1753.99        | 0.00           | 13             |
|        | KERALA                                                                                               | KERALA                        | KERALA         | KERALA         | KERALA         | KERALA         | KERALA         | KERALA         | KERALA         | KERALA         | KERALA         |
| 12 6   | PALAKKAD LPG PLANT                                                                                   | PETROLEUM                     | BPCL           | 02/2015        | 06/2017        | 12/2017        | 184.00         | 184.00         | 46.02          | 0.00           | 6              |
| 12 7   | LPG TERMINAL AT KOCHI                                                                                | PETROLEUM                     | IOCL           | 10/2015        | 10/2017        | 08/2018        | 607.06         | 714.25         | 144.74         | 17.66          | 10             |
| 12 8   | SIX LANNING OF VADAKKANCHERRY THRISSURESECTION KM 240 270KM                                          | ROAD TRANSPORT AND HIGHWAYS   | NHAI           | 02/2010        | 08/2012        | 03/2017        | 617.00         | 617.00         | 741.37         | 0.00           | 55             |
| 12 9   | CONSTRUCTION OF MEGA HOSTEL II FOR NIT CALICUT KERALA                                                | URBAN DEVELOPMENT             | CPWD           | 01/2010        | 10/2012        | 04/2017        | 165.23         | 165.23         | 36.54          | 0.00           | 54             |
| 13 0   | CONSTRACTION OF CIVIL STRUCTURES AN OTHER INFRASTURCTURE FACILITIES FOR ACADEMIC AREA AI IISER CAMUS | URBAN DEVELOPMENT             | CPWD           | 07/2015        | 11/2015        | 11/2017        | 154.00         | 154.00         | 33.07          | 0.00           | 24             |
|        | MADHYA PRADESH                                                                                       | MADHYA PRADESH                | MADHYA PRADESH | MADHYA PRADESH | MADHYA PRADESH | MADHYA PRADESH | MADHYA PRADESH | MADHYA PRADESH | MADHYA PRADESH | MADHYA PRADESH | MADHYA PRADESH |
| 13 1   | NIGAHI OC EXPANSION PROJECT 10 MTY TO 15 MTY, SINGRAULI                                              | COAL                          | NCL            | 10/2007        | 03/2012        | 03/2017        | 259.40         | 486.57         | 250.31         | 87.58          | 60             |
| 13 2   | SIX PIPELINE REPLACEMENT PROJECT                                                                     | PETROLEUM                     | ONGC           | 03/2009        | 01/2017        | 06/2017        | 181.02         | 173.28         | 108.85         | -4.28          | 5              |
| 13 3   | TRANSMISSION SYSTEM FOR ULTRA MEGA SOLAR PARK (750 MW)                                               | POWER                         | PGCIL          | 01/2016        | 03/2017        | 12/2017        | 305.04         | 305.04         | 41.20          | 0.00           | 9              |
| 13     | BHOPAL BINA 3D LINE DOUBLING                                                                         | RAILWAYS                      | RVNL           | 09/2007        | 03/2010        | 06/2017        | 687.20         | 950.00         | 963.74         | 38.24          | 87             |
| 4 13 5 | INDORE-DEWAS(NH-3)                                                                                   | ROAD TRANSPORT AND HIGHWAYS   | NHAI           | 11/2010        | 05/2013        | 01/2017        | 325.00         | 325.00         | 478.32         | 0.00           | 44             |
| 13 6   | INDORE-JHABUA-GUJRAT/MP                                                                              | ROAD TRANSPORT AND HIGHWAYS   | NHAI           | 10/2010        | 04/2013        | 03/2017        | 1175.00        | 1206.10        | 1206.10        | 2.65           | 47             |

| 13 7        | FOUR LANING OF GWALIOR- SHIVPURI                                                                                                                               | ROAD TRANSPORT AND HIGHWAYS   | NHAI        | 05/2013     | 11/2015     | 03/2017     | 1055.00     | 1601.77     | 1383.55     | 51.83       | 16          |
|-------------|----------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------------------------|-------------|-------------|-------------|-------------|-------------|-------------|-------------|-------------|-------------|
| 13 8        | FOUR LANING OF GUNA TO BIAORA SECTION OF NH-3 FROM KM 332.100 TO KM. 426.100 IN THE STATE OF MADHYA PRADESH UNDER NHDP PHASE IV ON BOT (TOLL) ON DBFOT PATTERN | ROAD TRANSPORT AND HIGHWAYS   | NHAI        | 06/2015     | 03/2016     | 03/2019     | 1012.90     | 1012.90     | 280.36      | 0.00        | 36          |
| 13 9        | CONSTRUCTION OF CENTRAL ACADEMY FOR POLICE TRAINING (CAPT) BHOPAL                                                                                              | URBAN DEVELOPMENT             | CPWD        | 12/2012     | 12/2015     | 06/2017     | 188.87      | 188.87      | 143.39      | 0.00        | 18          |
| MAHARASHTRA | MAHARASHTRA                                                                                                                                                    | MAHARASHTRA                   | MAHARASHTRA | MAHARASHTRA | MAHARASHTRA | MAHARASHTRA | MAHARASHTRA | MAHARASHTRA | MAHARASHTRA | MAHARASHTRA | MAHARASHTRA |
| 14 0        | NEW SEWAGE TREATMENT PLANT PACKAGE, RCF TROMBAY                                                                                                                | FERTILISERS                   | RCF         | 10/2014     | 11/2016     | 09/2017     | 197.79      | 209.44      | 79.51       | 5.89        | 10          |
| 14 1        | RECONSTRUCTION OF BPA AND BPB PLATFORMS                                                                                                                        | PETROLEUM                     | ONGC        | 03/2013     | 04/2015     | 03/2017     | 1138.50     | 686.58      | 671.29      | -39.69      | 23          |
| 14 2        | CONVERSION OF RIG SAGAR SAMRAT TO MOBILE OFFSHORE PRODUCTION UNIT(MOPS)                                                                                        | PETROLEUM                     | ONGC        | 03/2011     | 05/2013     | 05/2017     | 861.79      | 1256.72     | 1057.18     | 45.83       | 48          |
| 14 3        | DEVELOPMENT OF C-26 CLUSTER FIELDS                                                                                                                             | PETROLEUM                     | ONGC        | 03/2012     | 05/2014     | 12/2017     | 2592.17     | 2592.17     | 1869.67     | 0.00        | 43          |
| 14 4        | INTEGRATED DEVELOPMENT OF B- 127 FIELDS                                                                                                                        | PETROLEUM                     | ONGC        | 12/2011     | 03/2015     | 03/2018     | 2059.63     | 2665.65     | 1130.70     | 29.42       | 36          |
| 14          | MH NORTH REDEVELOPMENT PHASE III                                                                                                                               | PETROLEUM                     | ONGC        | 06/2014     | 05/2017     | 05/2018     | 5706.47     | 5813.25     | 5088.83     | 1.87        | 12          |
| 5 14 6      | ENHANCED RECOVERY FROM BASSEIN FIELD THROUGH INTEGRATED DEVELOPMENT OF MUKTA, BASSEIN AND PANNA FORMATIONS                                                     | PETROLEUM                     | ONGC        | 01/2015     | 12/2017     | 03/2019     | 4619.94     | 3961.54     | 2468.50     | -14.25      | 15          |
| 14 7        | NEELAM REDEVELOPMENT PLAN FOR EXPLOITATION OF BASSEIN AND MUKTA PAY                                                                                            | PETROLEUM                     | ONGC        | 08/2015     | 03/2019     | 05/2020     | 2818.88     | 2818.88     | 0.00        | 0.00        | 14          |
| 14 8        | MOUDA STPP STAGE 2                                                                                                                                             | POWER                         | NTPC        | 03/2012     | 09/2016     | 02/2017     | 7921.47     | 7921.47     | 6102.00     | 0.00        | 5           |
| 14 9        | SOLAPUR STPP                                                                                                                                                   | POWER                         | NTPC        | 03/2012     | 11/2016     | 08/2017     | 9395.18     | 9395.18     | 7337.00     | 0.00        | 9           |
| 15 0        | WESTERN REGION STRENGTHENING SCHEME-V                                                                                                                          | POWER                         | PGCIL       | 12/2007     | 09/2010     | 12/2017     | 477.69      | 738.48      | 634.29      | 54.59       | 87          |
| 15 1        | RUNNING OF 12 CAR TRAINS ON HARBOUR LINE                                                                                                                       | RAILWAYS                      | MRTP        | 04/2012     | 04/2016     | 03/2017     | 714.10      | 714.10      | 65.20       | 0.00        | 11          |
| 15 2        | MUMBAI URBAN TRANSPORT PROJECT PHASE-II                                                                                                                        | RAILWAYS                      | MRTP        | 04/2008     | 03/2014     | 03/2019     | 5300.00     | 7986.04     | 2423.55     | 50.68       | 60          |
| 15 3        | BELAPUR-SEAWOOD-URAN ELECTRIFIED DOUBLE LINE(MTP)                                                                                                              | RAILWAYS                      | MRTP        | 03/1996     | 03/2004     | 03/2020     | 495.44      | 1781.98     | 557.65      | 259.68      | 192         |
| 15 4        | AMRAVATI-NARKHER NL(CR)                                                                                                                                        | RAILWAYS                      | CR          | 06/1994     | 06/1999     | 12/2020     | 663.01      | 858.23      | 680.93      | 29.44       | 258         |

| 15 5   | PUNE-SATARA(NH-4)                                                                                              | ROAD TRANSPORT AND HIGHWAYS   | NHAI            | 10/2010   | 03/2013   | 03/2017   | 1724.55   | 1724.55   | 1968.37   | 0.00      | 48        |
|--------|----------------------------------------------------------------------------------------------------------------|-------------------------------|-----------------|-----------|-----------|-----------|-----------|-----------|-----------|-----------|-----------|
| 15 6   | PIMPALGAON-NASIK-GONDE, NH-3 (NHDP-PHASE-III)                                                                  | ROAD TRANSPORT AND HIGHWAYS   | NHAI            | 03/2005   | 07/2012   | 05/2017   | 940.00    | 940.00    | 1415.36   | 0.00      | 58        |
| 15 7   | WIDENING OF KHED-SINNAR STRETCH OF PUNE NASHIK SECTION OF NH-50                                                | ROAD TRANSPORT AND HIGHWAYS   | NHAI            | 05/2013   | 02/2014   | 09/2017   | 1348.20   | 1348.20   | 1856.83   | 0.00      | 43        |
| 15 8   | PANVEL-INDAPUR                                                                                                 | ROAD TRANSPORT AND HIGHWAYS   | NHAI            | 12/2011   | 06/2014   | 09/2017   | 942.69    | 942.69    | 363.06    | 0.00      | 39        |
| 15 9   | 4-LANING OF SOLAPUR - MAHARASHTRA/ KARNATKA SECTION                                                            | ROAD TRANSPORT AND HIGHWAYS   | NHAI            | 06/2014   | 11/2016   | 11/2017   | 923.04    | 923.04    | 405.44    | 0.00      | 12        |
| 16 0   | 4 LANING OF SOLAPUR YEDISHI SECTION OF NH-211                                                                  | ROAD TRANSPORT AND HIGHWAYS   | NHAI            | 01/2015   | 07/2017   | 01/2018   | 972.50    | 972.50    | 1393.23   | 0.00      | 6         |
| 16 1   | FOUR LANING FROM MPMAHARASHTRA BORDER TO NAGPUR IC KAMPTEE KANOON AND NAGPUR BYPASS                            | ROAD TRANSPORT AND HIGHWAYS   | NHAI            | 04/2010   | 06/2012   | 03/2018   | 1170.52   | 1170.52   | 2145.48   | 0.00      | 69        |
| 16 2   | CONSTRUCTION OF OFFSHORE CONTAINER BERTHS AND DEVELOPMENT OF CONTAINER TERMINAL ON BOT BASIS IN MUMBAI HARBOUR | SHIPPING AND PORTS            | MUMBAI PORT TRU | 01/2007   | 12/2010   | 12/2018   | 366.39    | 669.46    | 415.01    | 82.72     | 96        |
| 16 3   | CONSTRUCTION OF NISM CAMPUS AT PATALGANGA RASAYANI DISTT RAIGADH MAHARASTRA                                    | URBAN DEVELOPMENT             | CPWD            | 12/2012   | 06/2015   | 03/2017   | 315.00    | 315.00    | 258.64    | 0.00      | 21        |
| 16 4   | UPGRADATION OF NATIONAL FIRE SERVICES COLLEGE AT NAGPUR MAHARASTRA                                             | URBAN DEVELOPMENT             | CPWD            | 06/2010   | 03/2012   | 10/2017   | 205.00    | 170.62    | 139.57    | -16.77    | 67        |
| 16 5   | OFFICE BUILDING FOR INCOME TAX DEPARTMENT ON PLOT NO C- 41-43 G BLOCK BANDRA                                   | URBAN DEVELOPMENT             | CPWD            | 02/2011   | 03/2016   | 12/2017   | 241.33    | 349.33    | 159.77    | 44.75     | 21        |
|        | MANIPUR                                                                                                        | MANIPUR                       | MANIPUR         | MANIPUR   | MANIPUR   | MANIPUR   | MANIPUR   | MANIPUR   | MANIPUR   | MANIPUR   | MANIPUR   |
| 16 6   | JIRIBAM TO IMPHAL (TUPUI)(NL)(NEFR)                                                                            | RAILWAYS                      | NFR             | 04/2003   | 03/2011   | 03/2020   | 727.56    | 9658.00   | 5918.56   | 1227.45   | 108       |
| 16 7   | NIT ACADEMIC BUILDING AT IMPHAL MANIPUR                                                                        | URBAN DEVELOPMENT             | CPWD            | 02/2014   | 03/2015   | 12/2017   | 216.69    | 216.69    | 51.38     | 0.00      | 33        |
|        | MEGHALAYA                                                                                                      | MEGHALAYA                     | MEGHALAYA       | MEGHALAYA | MEGHALAYA | MEGHALAYA | MEGHALAYA | MEGHALAYA | MEGHALAYA | MEGHALAYA | MEGHALAYA |
| 16 8   | JORBAT - BARAPANI                                                                                              | ROAD TRANSPORT AND HIGHWAYS   | NHAI            | 01/2011   | 01/2014   | 06/2017   | 536.00    | 536.00    | 717.40    | 0.00      | 41        |

|        | MIZORAM                                                                                                                                  | MIZORAM        | MIZORAM   | MIZORAM   | MIZORAM   | MIZORAM   | MIZORAM   | MIZORAM   | MIZORAM   | MIZORAM   | MIZORAM   |
|--------|------------------------------------------------------------------------------------------------------------------------------------------|----------------|-----------|-----------|-----------|-----------|-----------|-----------|-----------|-----------|-----------|
| 16 9   | TUIRIAL HYDRO ELECTRIC PROJECT (60MW)                                                                                                    | POWER          | NEEPCO    | 07/1998   | 07/2006   | 09/2017   | 368.72    | 1352.53   | 1137.81   | 266.82    | 134       |
| 17 0   | BHAIRABI SAIRONG, NL, NEFR                                                                                                               | RAILWAYS       | NFR       | 04/2008   | 04/2014   | 03/2020   | 619.34    | 4600.00   | 1023.83   | 642.73    | 71        |
|        | MULTI STATE                                                                                                                              |                |           |           |           |           |           |           |           |           |           |
| 17 1   | NATIONAL AUTOMOTIVE TESTING AND RD INFRASTRUCTURE PROJECT (NATRIP)                                                                       | HEAVY INDUSTRY | NATIS     | 04/2011   | 09/2011   | 12/2017   | 1718.00   | 3827.30   | 2289.00   | 122.78    | 75        |
| 17 2   | AUGMENTATION OF PARADIP HALDIA BARAUNI PIPELINE                                                                                          | PETROLEUM      | IOCL      | 08/2011   | 08/2015   | 03/2017   | 586.00    | 586.00    | 529.25    | 0.00      | 19        |
| 17 3   | DEVELOPMENT OF SHALLOW WATERWELLS IN EASTERN OFFSHORE                                                                                    | PETROLEUM      | ONGC      | 04/2013   | 04/2015   | 05/2017   | 284.82    | 284.82    | 7.98      | 0.00      | 25        |
| 17 4   | CONSTRUCTION OF 12 OFFSHORE SUPPLY VESSELS(OSV)                                                                                          | PETROLEUM      | ONGC      | 06/2007   | 09/2011   | 06/2017   | 736.65    | 736.65    | 533.16    | 0.00      | 69        |
| 17 5   | INTEGRATED DEVELOPMENT OF VASHISTA AND S-1 FIELDS                                                                                        | PETROLEUM      | ONGC      | 05/2013   | 04/2016   | 12/2017   | 4124.35   | 4259.49   | 2122.24   | 3.28      | 20        |
| 17 6   | URAN CHAKAN SHIKRAPUR LPG PIPELINE                                                                                                       | PETROLEUM      | HPCL      | 12/2009   | 10/2014   | 03/2018   | 309.81    | 462.79    | 318.90    | 49.38     | 41        |
| 17 7   | DEVELOPMENT OF WESTERN PERIPHERY OF MH SOUTH FIELD                                                                                       | PETROLEUM      | ONGC      | 04/2012   | 12/2014   | 03/2018   | 600.17    | 600.17    | 375.76    | 0.00      | 39        |
| 17 8   | SECONDARY TANK FARM WITH DEHYDRATION FACILITY AND EFFLUENT TREATMENT PLANT AT MADHUBAN                                                   | PETROLEUM      | OIL       | 07/2011   | 03/2017   | 06/2018   | 352.56    | 439.03    | 5.87      | 24.53     | 15        |
| 17 9   | PHUPLUR-HALDIA PIPELINE PROJECT PHASE-I                                                                                                  | PETROLEUM      | GAIL      | 07/2009   | 01/2013   | 12/2018   | 3957.00   | 3397.00   | 456.75    | -14.15    | 71        |
| 18     | PARADIP LPG IMPORT FACILITY                                                                                                              | PETROLEUM      | IOCL      | 01/2015   | 07/2018   | 08/2019   | 690.00    | 690.00    | 36.47     | 0.00      | 13        |
| 0 18 1 | NORTHERN REGION SYSTEM STRENGHTENING SCHEME-XVIII                                                                                        | POWER          | PGCIL     | 02/2009   | 11/2011   | 01/2017   | 509.66    | 509.66    | 635.96    | 0.00      | 62        |
| 18 2   | SYSTEM STRENGTHENING IN NR FOR SASAN AND MUNDRA (UMPP)                                                                                   | POWER          | PGCIL     | 12/2009   | 08/2012   | 01/2017   | 1216.83   | 1428.87   | 1092.09   | 17.43     | 53        |
| 18 3   | COMMON SYSTEM ASSOCIATED WITH EAST COAST ENERGY PVT. LTD. AND NCC POWER PROJECTS LTD. LTOA GENERATION PROJECTS IN SRIKAKULAM AREA-PART A | POWER          | PGCIL     | 06/2012   | 06/2015   | 01/2017   | 1909.24   | 1909.24   | 1265.03   | 0.00      | 19        |
| 18 4   | NORTHERN REGION SYSTEM STRENGHENING SCHEME XVI                                                                                           | POWER          | PGCIL     | 07/2010   | 07/2013   | 03/2017   | 752.64    | 689.03    | 605.02    | -8.45     | 44        |
| 18 5   | TRANSMISSION SYSTEM ASSOCIATED WITH MAUDA STAGE- II                                                                                      | POWER          | PGCIL     | 09/2013   | 05/2016   | 03/2017   | 1575.30   | 1575.30   | 1235.60   | 0.00      | 10        |
| 18 6   | ESTABLISHMENT OF FIBER OPTIC COMMUNICATION SYSTEM IN NORTHERN REGION                                                                     | POWER          | PGCIL     | 03/2012   | 09/2014   | 05/2017   | 198.63    | 198.63    | 120.73    | 0.00      | 32        |

| 18 7   | SYSTEM STRENGTHENING XII OF SR                                                                    | POWER   | PGCIL   | 02/2010   | 06/2012   | 06/2017   |   232.34 |   232.34 |   237.09 |   0.00 |   60 |
|--------|---------------------------------------------------------------------------------------------------|---------|---------|-----------|-----------|-----------|----------|----------|----------|--------|------|
| 18 8   | NORTHERN REGION SYSTEM STRENGTHENING SCHEME-XXIV                                                  | POWER   | PGCIL   | 11/2011   | 11/2014   | 06/2017   |   723.63 |   723.63 |   687.82 |   0    |   31 |
| 18 9   | EASTERN REGION STRENGTHENING SCHEME -IX                                                           | POWER   | PGCIL   | 02/2014   | 02/2016   | 06/2017   |   196.58 |   196.58 |    78.7  |   0    |   16 |
| 19 0   | AUGMENTATION OF TRANSFORMERS IN NORTHERN REGION - PART B                                          | POWER   | PGCIL   | 03/2014   | 03/2016   | 06/2017   |   155.57 |   155.57 |    69.6  |   0    |   15 |
| 19 1   | EASTERN REGION STRENGTHENING SCHEME-V                                                             | POWER   | PGCIL   | 10/2013   | 04/2016   | 06/2017   |  1364.52 |  1364.52 |  1050.44 |   0    |   14 |
| 19 2   | NORTHERN REGION SYSTEM STRENGTHENING SCHEME - XXX                                                 | POWER   | PGCIL   | 02/2014   | 06/2016   | 06/2017   |   539.82 |   539.82 |   352.5  |   0    |   12 |
| 19 3   | INSTALLATION OF BUS RECTOR AND ICT INWESTERN REGION                                               | POWER   | PGCIL   | 05/2014   | 07/2016   | 06/2017   |   303.07 |   303.07 |   182.3  |   0    |   11 |
| 19 4   | STATIC VAR COMPENSATORS (SVCS) IN NORTHERN REGION                                                 | POWER   | PGCIL   | 05/2014   | 08/2016   | 06/2017   |   829.98 |   829.98 |   337.2  |   0    |   10 |
| 19 5   | EASTERN REGION STRENGTHENING SCHEME-XII                                                           | POWER   | PGCIL   | 05/2014   | 11/2016   | 06/2017   |   522.29 |   522.29 |   311.9  |   0    |    7 |
| 19 6   | NORTHERN REGION SYSTEM STRENGHENING SCHEME - XXXII                                                | POWER   | PGCIL   | 02/2014   | 06/2016   | 09/2017   |   908.08 |   908.08 |   559.1  |   0    |   15 |
| 19 7   | SYSTEM STRENGTHENING - XX IN SOUTHERN REGIONAL GRID                                               | POWER   | PGCIL   | 08/2014   | 02/2017   | 09/2017   |   288.49 |   288.49 |   171.2  |   0    |    7 |
| 19 8   | EASTERN REGION STRENGTHENING SCHEME-III                                                           | POWER   | PGCIL   | 07/2010   | 11/2012   | 12/2017   |  1272.8  |  1731.1  |  1358.23 |  36.01 |   61 |
| 19 9   | NORTH- EAST NORTH WESTERN INTERCONNECTOR I PROJECT                                                | POWER   | PGCIL   | 02/2009   | 08/2013   | 12/2017   | 11130.2  | 13762.8  | 12137.8  |  23.65 |   52 |
| 20 0   | SYTEM STRENGTHENING XIII OF SR GRID                                                               | POWER   | PGCIL   | 10/2011   | 06/2014   | 12/2017   |   487.49 |   639.46 |   475.32 |  31.17 |   42 |
| 20 1   | SYTEM STRENGTHENING OF SOUTHERN REGION - XIV                                                      | POWER   | PGCIL   | 12/2011   | 08/2014   | 12/2017   |   297.33 |   346.79 |   339.27 |  16.63 |   40 |
| 20 2   | COMMON TR. SYS. ASSOCIATED WITH EAST COAST AND NCC POWER PROJECTS IN SRIKAKULAM AREA A.P. PART- C | POWER   | PGCIL   | 03/2013   | 06/2015   | 12/2017   |   514.2  |   514.2  |   489.2  |   0    |   30 |
| 20 3   | COMMON SYS. ASSOCIATED WITH EAST COAST ENERGY PVT LTD AND NCC POWER PROJECTS LTD LTOA GEN PART- B | POWER   | PGCIL   | 03/2013   | 12/2015   | 12/2017   |  2514.88 |  2514.88 |  1663.25 |   0    |   24 |
| 20 4   | UNIFIED REAL TIME DYNAMIC STATE MEASUREMENT PHASE-I                                               | POWER   | PGCIL   | 01/2014   | 04/2016   | 12/2017   |   374.63 |   374.63 |    51.9  |   0    |   20 |
| 20 5   | INSTALLATION OF STATCOMS IN WESTERN REGION                                                        | POWER   | PGCIL   | 03/2015   | 09/2017   | 12/2017   |  1071.24 |  1071.24 |   137.2  |   0    |    3 |
| 20 6   | TR. SYSTEM ASSOCIATED WITH MUNDRA ULTRA MEGA POWER PROJECT                                        | POWER   | PGCIL   | 10/2008   | 10/2012   | 02/2018   |  4824.12 |  5071.94 |  4420.88 |   5.14 |   64 |

| 20 7     | TRANSMISSION SYSTEM ASSOCIATED WITH PALLATANA GBPP and BPTS.                                                                                               | POWER                       | PGCIL    | 02/2010   | 12/2012   | 02/2018   | 2144.00   | 2932.88   | 2431.10   | 36.79    | 62       |
|----------|------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------------------------|----------|-----------|-----------|-----------|-----------|-----------|-----------|----------|----------|
| 20 8     | GREEN ENERGY CORRIDORS INTER-STATE TRANSMISSION SCHEME (ISTS) - PART A                                                                                     | POWER                       | PGCIL    | 04/2015   | 04/2017   | 12/2018   | 1479.30   | 1479.30   | 383.60    | 0.00     | 20       |
| 20 9     | JAGGAYYAPET - MELLACHERUVU                                                                                                                                 | RAILWAYS                    | SCR      | 04/2007   | 01/1999   | 06/2017   | 313.24    | 554.70    | 461.48    | 77.08    | 221      |
| 21 0     | NEW MAYNAGURI TO JOGIGHOPA VIA CHANGRABANDHA (NL),NEFR                                                                                                     | RAILWAYS                    | NFR      | 04/2000   | 12/2008   | 03/2019   | 733.00    | 3010.00   | 2419.18   | 310.64   | 123      |
| 21       | GONDIA-JABALPUR(GC),(SECR)                                                                                                                                 | RAILWAYS                    | SECR     | 02/1997   | 03/1998   | 12/2019   | 386.30    | 1776.81   | 1181.00   | 359.96   | 261      |
| 1 21 2   | DHOLPUR-SIRMUTTRA WITH EXTENSION TO GANGAPURCITY AND MOHARI-TANTPUR AND TANPUR-BANSI PAHARPUR                                                              | RAILWAYS                    | NCR      | 04/2010   | 02/2019   | 12/2022   | 622.41    | 2030.50   | 12.23     | 226.23   | 46       |
| 21 3     | GWALIOR-SEOPURKALA WITH EXTENSION TO KOTA (GC)                                                                                                             | RAILWAYS                    | NCR      | 04/2011   | 02/2020   | 12/2022   | 1176.09   | 3845.60   | 1.92      | 226.98   | 34       |
| 21 4     | LALITPUR-SATNA-REWA-SINGRULI NL, (NCR)                                                                                                                     | RAILWAYS                    | WCR      | 09/1998   | 05/2008   | 03/2023   | 247.66    | 6093.31   | 1271.49   | 2360.35  | 178      |
| 21 5     | DELHI AGRA APPROVED LENGTH 180.0 KM                                                                                                                        | ROAD TRANSPORT AND HIGHWAYS | NHAI     | 10/2012   | 04/2015   | 01/2017   | 1928.22   | 1928.22   | 2126.85   | 0.00     | 21       |
| 21 6     | SURAT- DAHISAR(SIX LANE) KM 263 TO KM 502                                                                                                                  | ROAD TRANSPORT AND HIGHWAYS | NHAI     | 02/2009   | 08/2011   | 03/2017   | 1693.75   | 1693.75   | 2675.74   | 0.00     | 67       |
| 21 7     | 4 LANING OF NAGPUR-BETUL                                                                                                                                   | ROAD TRANSPORT AND HIGHWAYS | NHAI     | 02/2011   | 08/2014   | 03/2017   | 2498.76   | 2498.76   | 2503.50   | 0.00     | 31       |
| 21 8     | VARANASI-AURANGABAD KM.786 TO KM.978.40                                                                                                                    | ROAD TRANSPORT AND HIGHWAYS | NHAI     | 09/2011   | 03/2014   | 04/2017   | 2848.00   | 2848.00   | 731.90    | 0.00     | 37       |
| 21 9     | MUZAFFARNAGAR-HARIDWAR                                                                                                                                     | ROAD TRANSPORT AND HIGHWAYS | NHAI     | 09/2011   | 03/2013   | 11/2017   | 754.00    | 754.00    | 1251.64   | 0.00     | 56       |
| 22 0     | NETWORK FOR SPECTRUM (NFS) OFC LAYING PROJECT, PACKAGE F AND G, A PART OF INTELLIGENT FIBER OPTIC CABLE NETWORK TO CONNECT DEFENCE STATIONS ACROSS COUNTRY | TELECOMMUNICATI ONS         | ITI      | 09/2014   | 09/2014   | 03/2017   | 2111.17   | 2011.17   | 301.57    | -4.74    | 30       |
| 22 1     | NETWORK FOR SPECTRUM                                                                                                                                       | TELECOMMUNICATI ONS         | DOT      | 03/2012   | 07/2015   | 09/2017   | 13334.00  | 13334.00  | 5231.54   | 0.00     | 26       |
| NAGALAND | NAGALAND                                                                                                                                                   | NAGALAND                    | NAGALAND | NAGALAND  | NAGALAND  | NAGALAND  | NAGALAND  | NAGALAND  | NAGALAND  | NAGALAND | NAGALAND |

| 22 2   | NEW LINE FROM DIMAPUR TO ZUBZA(KOHIMA) NATIONAL PROJECT (NEFR)                                                                                                                                           | RAILWAYS                    | NFR    | 04/2006   | 03/2015   | 03/2020   | 850.00   | 3000.00   | 171.69   | 252.94   | 60     |
|--------|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------------------------|--------|-----------|-----------|-----------|----------|-----------|----------|----------|--------|
|        | ODISHA                                                                                                                                                                                                   | ODISHA                      | ODISHA | ODISHA    | ODISHA    | ODISHA    | ODISHA   | ODISHA    | ODISHA   | ODISHA   | ODISHA |
| 22 3   | KULDA OCP (MAHANADI COALFIELDS LTD)                                                                                                                                                                      | COAL                        | MCL    | 01/2005   | 03/2010   | 03/2017   | 302.96   | 302.96    | 321.95   | 0.00     | 84     |
| 22 4   | BHUBANESWARI OCP, MCL (20.0 MTY)                                                                                                                                                                         | COAL                        | MCL    | 12/2007   | 03/2017   | 05/2018   | 490.10   | 490.10    | 221.58   | 0.00     | 14     |
| 22 5   | KANIHA OCP, MCL, (10.0 MTY)                                                                                                                                                                              | COAL                        | MCL    | 12/2007   | 03/2013   | 11/2018   | 457.77   | 457.77    | 310.50   | 0.00     | 68     |
| 22 6   | BALRAM OCP EXTENSION,MCL 8.00 MTY                                                                                                                                                                        | COAL                        | MCL    | 12/2007   | 03/2010   | 03/2019   | 172.08   | 172.08    | 185.94   | 0.00     | 108    |
| 22 7   | ANANTA OC EXPANSION PH-III (15.0 MTY)                                                                                                                                                                    | COAL                        | MCL    | 08/2008   | 03/2012   | 03/2019   | 207.28   | 207.28    | 215.34   | 0.00     | 84     |
| 22 8   | HINGULA OC-II EXP. PH-III (15 MTY)                                                                                                                                                                       | COAL                        | MCL    | 11/2008   | 03/2013   | 03/2019   | 479.53   | 479.63    | 188.68   | 0.02     | 72     |
| 22 9   | PETCOKE EVACUATION PROJECT AT PARADIP REFINERY                                                                                                                                                           | PETROLEUM                   | IOCL   | 03/2014   | 03/2017   | 10/2017   | 238.50   | 238.50    | 111.81   | 0.00     | 7      |
| 23 0   | POLYPROPYLENE PLANT AT PARADIP REFINERY                                                                                                                                                                  | PETROLEUM                   | IOCL   | 03/2014   | 09/2017   | 12/2018   | 3150.00  | 3150.00   | 515.65   | 0.00     | 15     |
| 23 1   | RAJATGARH-BARANG(LD),ECOR                                                                                                                                                                                | RAILWAYS                    | RVNL   | 04/1999   | 02/2009   | 02/2017   | 166.16   | 370.00    | 363.32   | 122.68   | 96     |
| 23 2   | KHURDA ROAD - BARANG 3RD LINE (DL) (ECOR)                                                                                                                                                                | RAILWAYS                    | RVNL   | 04/2000   | 03/2009   | 02/2017   | 133.41   | 340.00    | 344.04   | 154.85   | 95     |
| 23 3   | SUKINDA ROAD - ANGUL (NL)(ECOR)                                                                                                                                                                          | RAILWAYS                    | RVNL   | 04/1998   | 02/2015   | 12/2019   | 183.23   | 1202.70   | 294.14   | 556.39   | 58     |
| 23 4   | SIX LANING OF CHANDIKHOL- JAGATPUR-BHUBANESWAR                                                                                                                                                           | ROAD TRANSPORT AND HIGHWAYS | NHAI   | 12/2011   | 06/2014   | 03/2017   | 1047.00  | 1047.00   | 1718.55  | 0.00     | 33     |
| 23 5   | WIDENING AND STRENFTHENING OF EXISITNG SL IL TO 2 LANE CARRIAGEWAY WITH PAVED SHOULDER FROM KM 256.880 TO KM 296.515 OF NH 59 ERSTWHILE NH 217 FROM KM 400.0 TO KM 439.635                               | ROAD TRANSPORT AND HIGHWAYS | MORTH  | 03/2014   | 05/2016   | 03/2017   | 162.51   | 163.00    | 91.92    | 0.30     | 10     |
| 23 6   | IMPROVEMENT FROM KM 0 TO KM 68.0 (KANAKTORA TO JHARSUGUDA SECTION) TO 2 LANE CARRIAGEWAY WITH PRAVED SHOULDERS INCLUDING BY PASS AT BELPAHAR AT KM 52 OF NH 200 (NEW NH 49 FROM KM 197.300 TO KM 265.300 | ROAD TRANSPORT AND HIGHWAYS | MORTH  | 12/2013   | 05/2016   | 03/2017   | 319.80   | 320.00    | 212.33   | 0.06     | 10     |

| 23 7   | REHABILITATION AND UPGRADING TO 2 LANE WITH PAVED SHOULDER CONFIGURATION AND STRENGTHENING OF NAUPARHA TO BANGO MUNDA SECTION (KM 90 TO KM 158) OF NH 217 IN THE STATE OF ORISSA UNDER PHASE I OF NHIIP   | ROAD TRANSPORT AND HIGHWAYS   | MORTH   | 08/2013   | 06/2016   | 03/2017   | 171.96   | 172.00   | 53.85   | 0.02   | 9      |
|--------|-----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------------------------|---------|-----------|-----------|-----------|----------|----------|---------|--------|--------|
| 23 8   | BHUBANESWAR TO PURI                                                                                                                                                                                       | ROAD TRANSPORT AND HIGHWAYS   | NHAI    | 03/2011   | 08/2013   | 06/2017   | 500.29   | 500.29   | 875.61  | 0.00   | 46     |
| 23 9   | PANIKHOLI-RIMOLI                                                                                                                                                                                          | ROAD TRANSPORT AND HIGHWAYS   | NHAI    | 03/2012   | 09/2014   | 06/2017   | 1410.00  | 1410.00  | 2228.56 | 0.00   | 33     |
| 24 0   | WIDENING AND STRENFTHENING OF EXISITNG SL IL TO 2 LANE CARRIAGEWAY WITH PAVED SHOULDER INCLUDING GEOMETRICS FROM KM 68.260 TO KM 118.370 OF NH 59 ERSTWHILE NH 217 FROM KM 213.890 TO KM 264.000          | ROAD TRANSPORT AND HIGHWAYS   | MORTH   | 03/2014   | 05/2016   | 06/2017   | 191.50   | 192.00   | 46.64   | 0.26   | 13     |
| 24 1   | REHABILITATION AND UPGRADATION OF NH-149 FROM KM 0.00 TO KM 68.280 (PALLAHARA TO PITRI JUNCTION) IN THE STATE OF ODISHA TO 2 LANE CARRIAGEWAY WITH PAVED SHOULDERS UNDER NHDP IV ON EPC BASIS.            | ROAD TRANSPORT AND HIGHWAYS   | MORTH   | 07/2014   | 01/2017   | 08/2017   | 342.05   | 342.00   | 145.03  | -0.01  | 7      |
| 24 2   | WIDENING TO 2 LANE AND IMPROVEMENT VIJAYWADA RANCI ROUTE FROM KM 377-700 TO 471- 900 (BERHMAPUR-TAPTAPANI- RAYAGADA ROAD SH-17)                                                                           | ROAD TRANSPORT AND HIGHWAYS   | PWD     | 12/2011   | 08/2015   | 03/2018   | 191.08   | 191.08   | 0.00    | 0.00   | 31     |
| 24 3   | WIDENING OF EXISTING IL DL TO 2- LANE WITH 1.5 MWIDE PAVED SHOULDER FROM KM 0.0 TO KM 45.750 (BOLANGIR TO SONEPUR SECTION) OF NH 57 IN THE STATE OF ODISHA)                                               | ROAD TRANSPORT AND HIGHWAYS   | MORTH   | 06/2016   | 06/2018   | 11/2018   | 157.30   | 157.00   | 0.00    | -0.19  | 5      |
|        | PUNJAB                                                                                                                                                                                                    | PUNJAB                        | PUNJAB  | PUNJAB    | PUNJAB    | PUNJAB    | PUNJAB   | PUNJAB   | PUNJAB  | PUNJAB | PUNJAB |
| 24 4   | JALANDHAR - AMRITSAR                                                                                                                                                                                      | ROAD TRANSPORT AND HIGHWAYS   | NHAI    | 01/2014   | 01/2016   | 03/2017   | 523.85   | 523.85   | 155.59  | 0.00   | 14     |
| 24 5   | FOUR LANING OF CHANDIGARH - KHARAR                                                                                                                                                                        | ROAD TRANSPORT AND HIGHWAYS   | NHAI    | 10/2015   | 12/2017   | 04/2019   | 447.29   | 447.29   | 0.00    | 0.00   | 16     |

| 24 6   | CONSTRUCTION OF DIFFERENT BUILDINGS UNDER PHASE-I FOR IIT ROPAR AT ROPAR, PUNJAB                     | URBAN DEVELOPMENT           | CPWD      | 02/2014   | 05/2017   | 08/2017   | 388.00    | 388.00    | 178.88    | 0.00      | 3         |
|--------|------------------------------------------------------------------------------------------------------|-----------------------------|-----------|-----------|-----------|-----------|-----------|-----------|-----------|-----------|-----------|
|        | RAJASTHAN                                                                                            | RAJASTHAN                   | RAJASTHAN | RAJASTHAN | RAJASTHAN | RAJASTHAN | RAJASTHAN | RAJASTHAN | RAJASTHAN | RAJASTHAN | RAJASTHAN |
| 24 7   | RAJASTHAN ATOMIC POWER PROJECT -7 AND 8 (2X700 MW)                                                   | ATOMIC ENERGY               | NPCIL     | 10/2009   | 12/2016   | 12/2020   | 12320.00  | 12320.00  | 7169.00   | 0.00      | 48        |
| 24 8   | 50MW CAPACITY WIND POWER PROJECT UNDER PHASE II                                                      | PETROLEUM                   | HPCL      | 11/2011   | 03/2013   | 01/2017   | 310.00    | 370.00    | 325.80    | 19.35     | 46        |
| 24 9   | JAIPUR - RINGUS - CHURU AND SIKAR - LOHARU GUAGE CONVERSION (NWR)                                    | RAILWAYS                    | NWR       | 04/2008   | 03/2014   | 03/2019   | 653.19    | 658.07    | 523.26    | 0.75      | 60        |
| 25 0   | HIMMATNAGAR - UDAIPUR GAUGE CANVESSION (NWR)                                                         | RAILWAYS                    | NWR       | 04/2008   | 03/2015   | 03/2019   | 829.74    | 829.74    | 280.08    | 0.00      | 48        |
| 25 1   | WIDENING AND STRENGTHENING TO 2-LANE WITH PS OF NIMBI JODHA-DEGANA-MERTA CITY SECTION                | ROAD TRANSPORT AND HIGHWAYS | NHAI      | 01/2014   | 01/2016   | 01/2017   | 368.15    | 368.15    | 231.79    | 0.00      | 12        |
| 25 2   | 2-LANING WITH PS BHILWARA- LODPURA SECTION                                                           | ROAD TRANSPORT AND HIGHWAYS | NHAI      | 03/2014   | 03/2016   | 03/2017   | 240.10    | 240.10    | 178.69    | 0.00      | 12        |
| 25 3   | 4 - LANING OF RAJSAMAND- GANGAPUR-BHILWARA                                                           | ROAD TRANSPORT AND HIGHWAYS | NHAI      | 10/2013   | 04/2016   | 03/2017   | 677.79    | 677.79    | 883.59    | 0.00      | 11        |
| 25 4   | 2-LANE WITH PAVED SHOULDER WITH PROVISION OF CAPACITY AUGMENTATION OF RAJASTHAN BORDER-FATEHPUR-SALA | ROAD TRANSPORT AND HIGHWAYS | NHAI      | 11/2012   | 08/2016   | 03/2017   | 530.07    | 530.07    | 509.86    | 0.00      | 7         |
| 25 5   | TWO LANING WITH PAVED SHOULDER OF KARAUII - DHOLPUR                                                  | ROAD TRANSPORT AND HIGHWAYS | NHAI      | 09/2014   | 09/2016   | 04/2017   | 425.19    | 425.19    | 274.20    | 0.00      | 7         |
| 25 6   | CHAMBAL BRIDGE, NH-76 (RJ-5)                                                                         | ROAD TRANSPORT AND HIGHWAYS | NHAI      | 12/2003   | 02/2010   | 05/2017   | 275.00    | 281.31    | 226.32    | 2.29      | 87        |
| 25 7   | GURGAON - KOTPUTLI - JAIPUR (SIX LANE)                                                               | ROAD TRANSPORT AND HIGHWAYS | NHAI      | 02/2008   | 10/2011   | 09/2017   | 1673.70   | 1673.70   | 3064.23   | 0.00      | 71        |
| 25 8   | DEOLI-KOTA                                                                                           | ROAD TRANSPORT AND HIGHWAYS | NHAI      | 01/2011   | 07/2013   | 10/2017   | 593.00    | 593.00    | 1038.84   | 0.00      | 51        |
| 25 9   | DEVELOPMENT OF PERMANENT CAMPUS FOR IIT JODHPUR (PHASE- 1),AT KARWAR,NH-65,JODHPUR RAJASTHAN         | URBAN DEVELOPMENT           | CPWD      | 08/2014   | 03/2015   | 07/2017   | 350.02    | 479.87    | 233.50    | 37.10     | 28        |
|        | SIKKIM                                                                                               | SIKKIM                      | SIKKIM    | SIKKIM    | SIKKIM    | SIKKIM    | SIKKIM    | SIKKIM    | SIKKIM    | SIKKIM    | SIKKIM    |
| 26 0   | CONSTRUCTION OF NEW AIRPORT AT PAKYONG(SIKKIM) AIRPORT                                               | CIVIL AVIATION              | AAI       | 01/2009   | 01/2011   | 12/2017   | 309.46    | 553.53    | 454.71    | 78.87     | 83        |

| 26 1   | SEVOK RANGPO, NEFR                                                                                                                                     | RAILWAYS                    | NFR        | 04/2008    | 12/2015    | 03/2020    | 1339.48    | 4084.69    | 389.32     | 204.95     | 51         |
|--------|--------------------------------------------------------------------------------------------------------------------------------------------------------|-----------------------------|------------|------------|------------|------------|------------|------------|------------|------------|------------|
|        | TAMIL NADU                                                                                                                                             | TAMIL NADU                  | TAMIL NADU | TAMIL NADU | TAMIL NADU | TAMIL NADU | TAMIL NADU | TAMIL NADU | TAMIL NADU | TAMIL NADU | TAMIL NADU |
| 26 2   | KUDANKULAM APP (NPCIL)                                                                                                                                 | ATOMIC ENERGY               | NPCIL      | 12/2001    | 12/2008    | 02/2017    | 13171.00   | 22462.00   | 21994.00   | 70.54      | 98         |
| 26 3   | PROTOTYPE FAST BREEDER REACTOR (BHAVINI, 500 MWE)                                                                                                      | ATOMIC ENERGY               | BHAVNI     | 09/2003    | 09/2010    | 10/2017    | 3492.00    | 6000.00    | 5356.82    | 71.82      | 85         |
| 26 4   | WIND POWER PROJECT,KAZHUNEERKULAM,TAMI LNADU                                                                                                           | COAL                        | NLC        | 04/2012    | 10/2014    | 06/2017    | 364.75     | 364.75     | 252.03     | 0.00       | 32         |
| 26 5   | NEYVELI NEW THERMAL POWER PROJECT(2X500 MW)                                                                                                            | COAL                        | NLC        | 06/2011    | 12/2015    | 04/2018    | 5907.11    | 5907.11    | 3328.28    | 0.00       | 28         |
| 26 6   | EXPANSION OF MINE-I (LEASE AREA) AND MINE-I A (3.0 TO 7.0 MTPA)                                                                                        | COAL                        | NLC        | 04/2013    | 06/2015    | 08/2019    | 1458.17    | 709.06     | 156.53     | -51.37     | 50         |
| 26 7   | RESID UPGRADATION PROJECT                                                                                                                              | PETROLEUM                   | CPCL       | 03/2013    | 11/2015    | 03/2017    | 3110.36    | 3110.36    | 2338.88    | 0.00       | 16         |
| 26 8   | DHDS REVAMP FOR MEETING BS-IV DIESEL QUALITY                                                                                                           | PETROLEUM                   | CPCL       | 02/2016    | 04/2017    | 05/2017    | 367.11     | 367.11     | 103.03     | 0.00       | 1          |
| 26 9   | NEW CRUDE OIL PIPELINE PROJECT FROM CHENNAI PORT TO MANALI REFINERY                                                                                    | PETROLEUM                   | CPCL       | 05/2015    | 11/2016    | 02/2018    | 257.87     | 257.87     | 88.97      | 0.00       | 15         |
| 27 0   | COMMON SYSTEM ASSOCIATED WITH COASTAL ENERGEN PRIVATE LIMITED AND IND-BARATH POWER(MADRAS) LIMITED LTOA GENERATION PROJECTS IN TUTICORAN AREA (PART-B) | POWER                       | PGCIL      | 09/2011    | 09/2014    | 03/2017    | 1940.13    | 1940.13    | 2281.56    | 0.00       | 30         |
| 27 1   | KUNADANKULAM APP TRANS SYSTEM (PGCIL)                                                                                                                  | POWER                       | PGCIL      | 05/2005    | 11/2008    | 09/2018    | 1779.29    | 2187.32    | 1919.35    | 22.93      | 118        |
| 27 2   | CHENGAPALLI TO COIMBATORE BYPASS KM-102.035-144.740 KM                                                                                                 | ROAD TRANSPORT AND HIGHWAYS | NHAI       | 09/2010    | 03/2013    | 04/2017    | 852.00     | 852.00     | 905.31     | 0.00       | 49         |
| 27 3   | THANJAVUR - PUDUKOTTAI SECTION OF NH-226                                                                                                               | ROAD TRANSPORT AND HIGHWAYS | NHAI       | 11/2014    | 11/2016    | 05/2017    | 563.92     | 563.92     | 185.13     | 0.00       | 6          |
| 27 4   | TWO LANING OF TRICHY - KARAIKUDI AND TRYCHI BYPASS                                                                                                     | ROAD TRANSPORT AND HIGHWAYS | NHAI       | 05/2010    | 05/2013    | 12/2017    | 374.00     | 374.00     | 237.46     | 0.00       | 55         |
| 27 5   | 2 LANING OF DINDIGUL - PERIGULAM THENI- KUMILI                                                                                                         | ROAD TRANSPORT AND HIGHWAYS | NHAI       | 09/2011    | 08/2013    | 12/2017    | 485.00     | 485.00     | 406.68     | 0.00       | 52         |
| 27 6   | SIX LANNING OF KRISHNAGIRI- WALAJHAPET SECTION KM.0.00 TO KM.148.3 NH-46                                                                               | ROAD TRANSPORT AND HIGHWAYS | NHAI       | 09/2011    | 12/2013    | 12/2017    | 1250.00    | 1250.00    | 1328.82    | 0.00       | 48         |

| 27 7          | TWO LANING WITH PS OF NAGAPATTINAM - THANJAVUR                     | ROAD TRANSPORT AND HIGHWAYS   | NHAI          | 06/2015       | 12/2017       | 06/2018       | 563.92        | 563.92        | 44.40         | 0.00          | 6             |
|---------------|--------------------------------------------------------------------|-------------------------------|---------------|---------------|---------------|---------------|---------------|---------------|---------------|---------------|---------------|
| 27 8          | STAGE I OF PHASE C/O PERMANENT CAMPUS FOR IIM                      | URBAN DEVELOPMENT             | CPWD          | 04/2014       | 09/2016       | 06/2017       | 332.72        | 332.72        | 188.26        | 0.00          | 9             |
| 27 9          | CHENNAI METRO RAIL LTD (PHASE 1)                                   | URBAN DEVELOPMENT             | CMRL          | 02/2009       | 12/2015       | 12/2017       | 14600.00      | 14600.00      | 13305.52      | 0.00          | 24            |
|               | TELANGANA                                                          |                               |               |               |               |               |               |               |               |               |               |
| 28 0          | MANUGURU OC-II EXTENSION PHASE-II                                  | COAL                          | SCCL          | 03/2010       | 03/2012       | 03/2017       | 181.19        | 181.19        | 176.64        | 0.00          | 60            |
| 28 1          | KAKATIYA LONGWALL                                                  | COAL                          | SCCL          | 12/2008       | 12/2012       | 03/2017       | 453.63        | 453.63        | 122.29        | 0.00          | 51            |
| 28            | RKP OCP PHASE-I                                                    | COAL                          | SCCL          | 03/2010       | 03/2015       | 03/2017       | 209.78        | 209.78        | 95.92         | 0.00          | 24            |
| 28 3          | RG OC -III EXTENSION (PHASE -II) PROJECT                           | COAL                          | SCCL          | 06/2012       | 06/2015       | 03/2017       | 365.01        | 365.01        | 45.47         | 0.00          | 21            |
| 28 4          | SHANTIKHANI LONGWALL PROJ- SCCL                                    | COAL                          | SCCL          | 10/2006       | 03/2012       | 03/2018       | 249.03        | 249.03        | 125.78        | 0.00          | 72            |
| 28 5          | KISTARAM OCP                                                       | COAL                          | SCCL          | 11/2010       | 03/2015       | 03/2018       | 242.29        | 242.29        | 0.09          | 0.00          | 36            |
| 28 6          | RCE OF INDARAM OCP(1.20 MTPA)                                      | COAL                          | SCCL          | 07/2011       | 03/2015       | 03/2018       | 162.76        | 162.76        | 1.31          | 0.00          | 36            |
| 28 7          | JALAGAM VENGALA RAO OCP-II                                         | COAL                          | SCCL          | 07/2011       | 03/2015       | 03/2018       | 447.06        | 447.06        | 246.83        | 0.00          | 36            |
| 28 8          | RFR OF MANUGURU OC PROJECT                                         | COAL                          | SCCL          | 11/2012       | 03/2016       | 03/2018       | 430.45        | 486.27        | 121.04        | 12.97         | 24            |
| 28 9          | KALYANIKHANI OPENCAST PROJECT                                      | COAL                          | SCCL          | 07/2012       | 07/2016       | 03/2018       | 417.33        | 417.33        | 35.41         | 0.00          | 20            |
| 29 0          | RAMAGUNDAM OC-II EXTENSION                                         | COAL                          | SCCL          | 12/2009       | 03/2012       | 03/2023       | 418.97        | 489.62        | 481.31        | 16.86         | 132           |
| 29 1          | MULTI MODAL TRANSPORT SYSTEM(MMTS) PHASE-II HYDERABAD              | RAILWAYS                      | RVNL          | 04/2012       | 03/2016       | 12/2017       | 632.68        | 816.55        | 325.99        | 29.06         | 21            |
| 29 2          | 4 LANNING OF MH-KNT BORDER SANGAREDDY SECTION OF NH-9              | ROAD TRANSPORT AND HIGHWAYS   | NHAI          | 04/2014       | 09/2016       | 03/2017       | 1266.60       | 1266.60       | 1084.00       | 0.00          | 6             |
|               | TRIPURA                                                            |                               |               |               |               |               |               |               |               |               |               |
| 29 3          | AGARTALA SABROOM, NL, NEFR                                         | RAILWAYS                      | NFR           | 04/2008       | 03/2014       | 03/2020       | 813.34        | 3451.00       | 1936.18       | 324.30        | 72            |
| 29 4          | CONSTRUCTION AND MAINTEINANCE OF RURAL ROAD UNDER PMGSY PHASE V    | STEEL                         | HSCL          | 03/2007       | 12/2015       | 03/2017       | 149.73        | 175.94        | 179.14        | 17.50         | 15            |
| 29 5          | CONSTRUCTION AND MAINTEINANCE OF RURAL ROAD UNDER PMGSY PHASE VI   | STEEL                         | HSCL          | 12/2007       | 12/2016       | 03/2017       | 202.61        | 227.00        | 203.43        | 12.04         | 3             |
| 29 6          | CONSTRUCTION AND MAINTEINANCE OF RURAL ROAD UNDER PMGSY PHASE VIII | STEEL                         | HSCL          | 10/2011       | 12/2016       | 07/2017       | 175.49        | 206.71        | 146.51        | 17.79         | 7             |
| UTTAR PRADESH | UTTAR PRADESH                                                      | UTTAR PRADESH                 | UTTAR PRADESH | UTTAR PRADESH | UTTAR PRADESH | UTTAR PRADESH | UTTAR PRADESH | UTTAR PRADESH | UTTAR PRADESH | UTTAR PRADESH | UTTAR PRADESH |

| 29 7        | FGUTPP, UNCHAHAR STAGE-IV (1X500 MW)                                  | POWER                       | NTPC        | 07/2013     | 12/2016     | 03/2017     | 3363.12     | 3363.12     | 1880.00     | 0.00        | 3           |
|-------------|-----------------------------------------------------------------------|-----------------------------|-------------|-------------|-------------|-------------|-------------|-------------|-------------|-------------|-------------|
| 29 8        | MUNPL-MEJA TPP - JV (2X660 MW)                                        | POWER                       | NTPC        | 04/2012     | 12/2016     | 09/2017     | 9750.89     | 9750.89     | 6117.37     | 0.00        | 9           |
| 29 9        | DHUKWAN SMALL HYDRO PROJECT                                           | POWER                       | THDCIL      | 05/2011     | 02/2014     | 02/2018     | 195.42      | 195.42      | 100.27      | 0.00        | 48          |
| 30 0        | UTRATIA-ZAFRABAD, NR (LINE DOUBLING)                                  | RAILWAYS                    | NR          | 04/2006     | 03/2010     | 03/2017     | 325.00      | 1581.53     | 690.91      | 386.62      | 84          |
| 30 1        | KARAILA ROAD - SHAKTINAGAR DOUBLING                                   | RAILWAYS                    | ECR         | 08/2015     | 03/2018     | 03/2019     | 528.57      | 528.57      | 0.61        | 0.00        | 12          |
| 30 2        | ETAWAH CHAKERI                                                        | ROAD TRANSPORT AND HIGHWAYS | NHAI        | 03/2013     | 09/2015     | 02/2017     | 1573.00     | 1573.00     | 1898.25     | 0.00        | 17          |
| 30 3        | MURADABAD-BAREILY                                                     | ROAD TRANSPORT AND HIGHWAYS | NHAI        | 04/2010     | 06/2013     | 03/2017     | 1267.00     | 1267.00     | 2666.66     | 0.00        | 45          |
| 30 4        | GHAZIABAD-ALIGARH NH-91                                               | ROAD TRANSPORT AND HIGHWAYS | NHAI        | 02/2011     | 08/2013     | 03/2017     | 1141.00     | 1141.00     | 1972.30     | 0.00        | 43          |
| 30 5        | 2-LANING WITH PS RAIBAREILI TO ALLAHABAD                              | ROAD TRANSPORT AND HIGHWAYS | NHAI        | 07/2012     | 01/2014     | 03/2017     | 291.36      | 291.36      | 398.85      | 0.00        | 38          |
| 30 6        | 2-LANING WITH PAVED SHOULDERS OF TANDA -RAEBARELI                     | ROAD TRANSPORT AND HIGHWAYS | NHAI        | 04/2014     | 01/2016     | 03/2017     | 495.78      | 495.78      | 414.93      | 0.00        | 14          |
| 30 7        | 2-LANING WITH PAVED SHOULDERS OF RAEBARELI - BANDA SECTION OF NH-232  | ROAD TRANSPORT AND HIGHWAYS | NHAI        | 04/2014     | 01/2016     | 03/2017     | 351.34      | 351.34      | 304.01      | 0.00        | 14          |
| 30 8        | BAREILY-SITAPUR (NH-24)                                               | ROAD TRANSPORT AND HIGHWAYS | NHAI        | 03/2011     | 09/2013     | 05/2017     | 1046.00     | 1046.00     | 769.68      | 0.00        | 44          |
| 30 9        | 2 LANING WITH PAVED SHOULDER OF SITARGANJ - TANAKUR SECTION OF NH-125 | ROAD TRANSPORT AND HIGHWAYS | NHAI        | 09/2015     | 09/2016     | 09/2017     | 368.73      | 368.73      | 0.00        | 0.00        | 12          |
| 31 0        | 4-LANING OF GHAGHRA BRIDGE TO VARANSI ( PACKAGE -I)                   | ROAD TRANSPORT AND HIGHWAYS | NHAI        | 12/2015     | 06/2016     | 06/2018     | 611.65      | 611.65      | 11.60       | 0.00        | 24          |
| UTTARAKHAND | UTTARAKHAND                                                           | UTTARAKHAND                 | UTTARAKHAND | UTTARAKHAND | UTTARAKHAND | UTTARAKHAND | UTTARAKHAND | UTTARAKHAND | UTTARAKHAND | UTTARAKHAND | UTTARAKHAND |
| 31 1        | TAPOVAN-VISHNUGAD HEP (4X130MW)                                       | POWER                       | NTPC        | 11/2006     | 03/2013     | 06/2019     | 2978.48     | 3846.30     | 3053.00     | 29.14       | 75          |
| 31 2        | TEHRI PUMPED STORAGE PLANT(1000MW)                                    | POWER                       | THDCIL      | 07/2006     | 02/2016     | 09/2019     | 1657.00     | 2978.86     | 2068.02     | 79.77       | 43          |
| 31 3        | VISHNUGAD PIPALKOTI HYDRO ELECTRIC PROJECT                            | POWER                       | THDCIL      | 08/2008     | 06/2013     | 12/2019     | 2491.58     | 2491.58     | 1016.89     | 0.00        | 78          |

| 31 4   | HARIDWAR DEHRADUN APPROVED LENGTH 69                                                               | ROAD TRANSPORT AND HIGHWAYS   | NHAI        | 11/2011     | 10/2013     | 12/2017     | 478.51      | 478.00      | 321.08      | -0.11       | 50          |
|--------|----------------------------------------------------------------------------------------------------|-------------------------------|-------------|-------------|-------------|-------------|-------------|-------------|-------------|-------------|-------------|
|        | WEST BENGAL                                                                                        | WEST BENGAL                   | WEST BENGAL | WEST BENGAL | WEST BENGAL | WEST BENGAL | WEST BENGAL | WEST BENGAL | WEST BENGAL | WEST BENGAL | WEST BENGAL |
| 31 5   | SONEPUR BAZARI (COMB) OCP (8.0 MTY)                                                                | COAL                          | ECL         | 08/2012     | 03/2018     | 09/2018     | 1055.05     | 1055.05     | 269.36      | 0.00        | 6           |
| 31 6   | CONSTRUCTION OF HOSPITAL BLOCK, IIT, KHARAGPUR                                                     | HEALTH AND FAMILY WELFARE     | HSCC        | 12/2014     | 05/2017     | 07/2017     | 168.90      | 168.90      | 38.00       | 0.00        | 2           |
| 31 7   | DISTILLATE YIELD IMPROVEMENT PROJECT (COKER) AT HALDIA REFINERY                                    | PETROLEUM                     | IOCL        | 03/2014     | 09/2017     | 06/2018     | 3076.00     | 3076.00     | 892.55      | 0.00        | 9           |
| 31 8   | TRANSMISSION SYSTEM FOR DEVELOPMENT OF POOLING STN. IN NR PART OFWEST BENGAL AND TRANSFER OF POWER | POWER                         | PGCIL       | 04/2010     | 01/2015     | 12/2017     | 4404.57     | 4404.57     | 3261.45     | 0.00        | 35          |
| 31 9   | PANDABESWAR-CHINPAI DOUBLING (ER)                                                                  | RAILWAYS                      | ER          | 04/2004     | 12/2010     | 03/2017     | 293.74      | 229.33      | 141.72      | -21.93      | 75          |
| 32 0   | EAST WEST METRO CORRIDOR FROM HOWRAH MAIDAN TO SALT LAKE                                           | RAILWAYS                      | MRTP        | 03/2013     | 03/2016     | 06/2018     | 4874.58     | 4874.58     | 1881.65     | 0.00        | 27          |
| 32 1   | NEW WORK FOR CONSTRUCTION OF METRO RAILWAY FROM JOKA TO BINOY BADAL DINESH BAGH.                   | RAILWAYS                      | RVNL        | 04/2010     | 03/2016     | 12/2018     | 2913.51     | 2619.00     | 685.23      | -10.11      | 33          |
| 32 2   | NEW WORK FOR CONSTRUCTION OF METRO RAILWAY FROM NSCB AIRPORT TO NEW GARIA VIA RAJARHAT (MTP)       | RAILWAYS                      | RVNL        | 04/2010     | 03/2016     | 12/2020     | 3951.98     | 3161.58     | 1212.65     | -20.00      | 57          |
| 32 3   | 6-LANING OF DHANKUNI- KHARAGPUR SECTION                                                            | ROAD TRANSPORT AND HIGHWAYS   | NHAI        | 04/2012     | 09/2014     | 05/2017     | 1396.18     | 1396.18     | 2567.40     | 0.00        | 32          |
| 32 4   | 4-LANING OF FARAKA-RAIGANJ                                                                         | ROAD TRANSPORT AND HIGHWAYS   | NHAI        | 02/2011     | 08/2013     | 06/2017     | 1078.84     | 1078.84     | 2281.38     | 0.00        | 46          |
| 32 5   | KRISHNANAGAR-BERHAMPUR                                                                             | ROAD TRANSPORT AND HIGHWAYS   | NHAI        | 02/2012     | 07/2014     | 09/2017     | 702.16      | 702.16      | 407.21      | 0.00        | 38          |
| 32 6   | 4-LANING OF RAIGANJ-DALKOLA                                                                        | ROAD TRANSPORT AND HIGHWAYS   | NHAI        | 02/2011     | 08/2013     | 12/2017     | 580.43      | 580.43      | 279.95      | 0.00        | 52          |
| 32 7   | BARSAT-KRISHNANAGAR                                                                                | ROAD TRANSPORT AND HIGHWAYS   | NHAI        | 08/2012     | 02/2015     | 12/2017     | 867.00      | 867.00      | 278.17      | 0.00        | 34          |
| 32 8   | 4-LANING OF BRAHAMPORE- FARAKA                                                                     | ROAD TRANSPORT AND HIGHWAYS   | NHAI        | 02/2011     | 08/2013     | 03/2018     | 998.79      | 998.79      | 1802.57     | 0.00        | 55          |

| 32 9   | CONSTRUCTION OF PERMANENT CAMPUS OF IISER KOLKATA AT HARINGHANTA KALYANI NADIA   | URBAN DEVELOPMENT   | CPWD   | 02/2014   | 09/2015   | 03/2018   | 156.57   | 156.57   | 80.60   | 0.00   | 30   |
|--------|----------------------------------------------------------------------------------|---------------------|--------|-----------|-----------|-----------|----------|----------|---------|--------|------|

^ - Cost Overrun = [(Anticipated - Original Cost.)/Original Cost] *100 $- Time overrun = Anticipated Date of Commissioning minus Original Date of Commissioning

## STATEMENT REFERRED TO IN REPLY TO PART (a) & (b) OF LOK SABHA UNSTARRED QUESTION NO 5097  DUE FOR ANSWER ON  5.04.2017

## STATE/UT-WISE DETAILS OF  CENTRAL SECTOR PROJECTS COSTING Rs. 150 CRORE AND ABOVE SHOWING BOTH  TIME AND COST OVERRUNS  (as on 01.02.2017)

| S N   | PROJECT                                                                                | SECTOR                    | IMPLEMENTIN G AGENCY      | DATE OF APPROVAL (month/year )   | ORIGINAL DATE OF COMMISSIONIN G (month/year)   | ANTICIPATED DATE OF COMMISSIONIN G (month/year)   | COST ORIGINA L (Rs. In crore)   | COST ANTICIPATE D (Rs. In crore)   | REPORTED CUMULATIVE EXPENDITUR E (Rs. In crore)   | COST OVERRUN ^ (%)        | TIME OVERRUN $ (MONTHS)   |
|-------|----------------------------------------------------------------------------------------|---------------------------|---------------------------|----------------------------------|------------------------------------------------|---------------------------------------------------|---------------------------------|------------------------------------|---------------------------------------------------|---------------------------|---------------------------|
|       | ANDAMAN & NICOBAR ISLANDS                                                              | ANDAMAN & NICOBAR ISLANDS | ANDAMAN & NICOBAR ISLANDS | ANDAMAN & NICOBAR ISLANDS        | ANDAMAN & NICOBAR ISLANDS                      | ANDAMAN & NICOBAR ISLANDS                         | ANDAMAN & NICOBAR ISLANDS       | ANDAMAN & NICOBAR ISLANDS          | ANDAMAN & NICOBAR ISLANDS                         | ANDAMAN & NICOBAR ISLANDS | ANDAMAN & NICOBAR ISLANDS |
| 1     | CONSTRUCTION OF NEW INTEGRATED TERMINAL BUILDING AT VSI AIRPORT, PORTBLAIR             | CIVIL AVIATION            | AAI                       | 10/2013                          | 09/2018                                        | 06/2020                                           | 314.61                          | 441.33                             | 26.35                                             | 40.28                     | 21                        |
|       | ANDHRAPRADESH                                                                          | ANDHRAPRADESH             | ANDHRAPRADESH             | ANDHRAPRADESH                    | ANDHRAPRADESH                                  | ANDHRAPRADESH                                     | ANDHRAPRADESH                   | ANDHRAPRADESH                      | ANDHRAPRADESH                                     | ANDHRAPRADESH             | ANDHRAPRADESH             |
| 2     | NANDYAL- YERRAGUNTLA(NL),SCR                                                           | RAILWAYS                  | SCR                       | 03/1996                          | 02/2009                                        | 12/2017                                           | 155.74                          | 966.98                             | 924.00                                            | 520.89                    | 106                       |
| 3     | OBULAVARIPALLE- KRISHNAPATNAM(RVNL)                                                    | RAILWAYS                  | RVNL                      | 07/2006                          | 03/2008                                        | 03/2020                                           | 743.00                          | 1825.00                            | 1154.14                                           | 145.63                    | 144                       |
| 4     | REVAMPING OF SINTER MACHINES - 1 AND 2                                                 | STEEL                     | RINL                      | 12/2009                          | 10/2016                                        | 12/2017                                           | 343.00                          | 488.40                             | 142.68                                            | 42.39                     | 14                        |
|       | ARUNACHAL PRADESH                                                                      | ARUNACHAL PRADESH         | ARUNACHAL PRADESH         | ARUNACHAL PRADESH                | ARUNACHAL PRADESH                              | ARUNACHAL PRADESH                                 | ARUNACHAL PRADESH               | ARUNACHAL PRADESH                  | ARUNACHAL PRADESH                                 | ARUNACHAL PRADESH         | ARUNACHAL PRADESH         |
| 5     | KAMENG HYDROELECTRIC PROJECT (NEEPCO)                                                  | POWER                     | NEEPCO                    | 12/2004                          | 12/2009                                        | 10/2017                                           | 2496.90                         | 6179.96                            | 5331.03                                           | 147.51                    | 94                        |
| 6     | PARE HYDRO ELECTRIC PROJECT                                                            | POWER                     | NEEPCO                    | 12/2008                          | 08/2013                                        | 05/2017                                           | 573.99                          | 1337.76                            | 1341.09                                           | 133.06                    | 45                        |
|       | ASSAM                                                                                  | ASSAM                     | ASSAM                     | ASSAM                            | ASSAM                                          | ASSAM                                             | ASSAM                           | ASSAM                              | ASSAM                                             | ASSAM                     | ASSAM                     |
| 7     | CONSTRUCTION OF ONE ETP AND THREE ETPS CUM WATER INJECTION PLANTS(WIP)                 | PETROLEUM                 | ONGC                      | 06/2010                          | 01/2014                                        | 11/2019                                           | 202.94                          | 341.70                             | 2.95                                              | 68.37                     | 70                        |
| 8     | UPGRADATION OF CRUDE OIL PUMP STATIONS OF NAHARKATIYA-BARAUNI CRUDE OIL TRUNK PIPELINE | PETROLEUM                 | OIL                       | 09/2012                          | 03/2015                                        | 05/2017                                           | 871.35                          | 1200.00                            | 830.93                                            | 37.72                     | 26                        |
| 9     | BONGAIGAON THERMAL POWER PROJECT                                                       | POWER                     | NTPC                      | 01/2008                          | 09/2011                                        | 06/2017                                           | 4375.35                         | 6749.18                            | 6405.00                                           | 54.25                     | 69                        |
| 10    | LUMDING-SILCHAR JIRIBAM, BADARPUR-BARAIGRAM KUMARGHAT NATIONAL PROJECT                 | RAILWAYS                  | NFR                       | 04/1996                          | 03/2009                                        | 03/2017                                           | 1676.31                         | 7000.00                            | 6630.23                                           | 317.58                    | 96                        |
| 11    | BPUTRA BRIDGE AT BOGIBIL AND LINK LINES NEFR                                           | RAILWAYS                  | NFR                       | 09/1997                          | 04/2008                                        | 06/2018                                           | 1500.00                         | 5000.00                            | 4464.70                                           | 233.33                    | 122                       |

| 12   | MAIBANG TO LUMDING (AS- 25), KM.83.400 TO KM.111.000                                              | ROAD TRANSPORT AND HIGHWAYS   | NHAI   | 12/2003   | 04/2009   | 05/2017   | 199.81   | 385.13   | 237.03   | 92.75   | 97   |
|------|---------------------------------------------------------------------------------------------------|-------------------------------|--------|-----------|-----------|-----------|----------|----------|----------|---------|------|
| 13   | MAIBANG TO LUMDING (AS- 24), KM.111.000 TO KM.126.450                                             | ROAD TRANSPORT AND HIGHWAYS   | NHAI   | 12/2003   | 11/2008   | 02/2017   | 155.04   | 280.13   | 204.64   | 80.68   | 99   |
| 14   | HARANGAJO TO MAIBANG, NH-54                                                                       | ROAD TRANSPORT AND HIGHWAYS   | NHAI   | 12/2003   | 07/2009   | 03/2017   | 196.00   | 331.23   | 403.94   | 68.99   | 92   |
| 15   | BRAHMPUTRA BRIDGE,NH NO-31                                                                        | ROAD TRANSPORT AND HIGHWAYS   | NHAI   | 12/2003   | 04/2010   | 02/2017   | 217.61   | 309.56   | 436.38   | 42.25   | 82   |
| 16   | HARANGAJO TO MAIBANG (AS-23), KM.126.450 TO KM.140.700                                            | ROAD TRANSPORT AND HIGHWAYS   | NHAI   | 12/2003   | 02/2009   | 02/2017   | 280.00   | 361.00   | 442.64   | 28.93   | 96   |
|      | BIHAR                                                                                             |                               |        |           |           |           |          |          |          |         |      |
| 17   | BARH STPP(3X660MW) NTPC                                                                           | POWER                         | NTPC   | 02/2005   | 01/2011   | 05/2018   | 8692.97  | 15095.67 | 12694.00 | 73.65   | 88   |
|      | CHHATISGARH                                                                                       |                               |        |           |           |           |          |          |          |         |      |
| 18   | JAGANNATHPOR OCP(3.00MTY)                                                                         | COAL                          | SECL   | 09/2008   | 03/2015   | 03/2020   | 152.43   | 459.59   | 53.25    | 201.51  | 60   |
| 19   | MARKETING TOP AT KORBA                                                                            | PETROLEUM                     | IOCL   | 01/2011   | 09/2016   | 02/2017   | 141.86   | 222.81   | 189.51   | 57.06   | 5    |
| 20   | SYSTEM STRENTHENING IN RAIPURWARDHA CORRIDOR FOR IPP PROJECTS IN CHHATTISGARH                     | POWER                         | PGCIL  | 01/2012   | 01/2015   | 03/2017   | 1422.85  | 1875.13  | 1721.72  | 31.79   | 26   |
| 21   | SYSTEM STRENGTHENING IN NORTH AND WEST PART OF WRFORIPP PROJECTS IN CHATTISGARH                   | POWER                         | PGCIL  | 12/2011   | 08/2014   | 12/2017   | 1746.65  | 2228.71  | 1822.73  | 27.60   | 40   |
| 22   | TRANSMISSION SYSTEM STRENGTHENING IN WESTERN PART OFWRFOR IPPS GENERATION PROJECTS IN CHATTISGARH | POWER                         | PGCIL  | 11/2011   | 07/2014   | 06/2017   | 2127.51  | 2619.56  | 2525.03  | 23.13   | 35   |
| 23   | SALKA ROAD -ANUPNAGAR LINE DOUBLING                                                               | RAILWAYS                      | RVNL   | 09/2006   | 03/2010   | 12/2017   | 324.90   | 516.40   | 441.77   | 58.94   | 93   |
|      | GUJARAT                                                                                           |                               |        |           |           |           |          |          |          |         |      |
| 24   | BHUJ-NALIYA(GC) WITH EXTENSION FROM NALIYA TO VAYOR (WR)                                          | RAILWAYS                      | WR     | 04/2008   | 03/2012   | 03/2019   | 318.24   | 321.62   | 58.86    | 1.06    | 84   |

| 25          | GUJARAT/MAHARASHTRA BORDERSURAT-HAZIRA PORT SECTION     | ROAD TRANSPORT AND HIGHWAYS   | NHAI              | 03/2010           | 09/2012           | 03/2017           | 1509.10           | 3237.87           | 3407.69           | 114.56            | 54                |
|-------------|---------------------------------------------------------|-------------------------------|-------------------|-------------------|-------------------|-------------------|-------------------|-------------------|-------------------|-------------------|-------------------|
|             | HARYANA                                                 | HARYANA                       | HARYANA           | HARYANA           | HARYANA           | HARYANA           | HARYANA           | HARYANA           | HARYANA           | HARYANA           | HARYANA           |
| 26          | PANIPAT-JALANDHAR 6 LANE(KM 96 TO 387.1 KM)             | ROAD TRANSPORT AND HIGHWAYS   | NHAI              | 05/2009           | 11/2011           | 08/2017           | 1108.00           | 2288.00           | 3864.02           | 106.50            | 69                |
|             | HIMACHAL PRADESH                                        | HIMACHAL PRADESH              | HIMACHAL PRADESH  | HIMACHAL PRADESH  | HIMACHAL PRADESH  | HIMACHAL PRADESH  | HIMACHAL PRADESH  | HIMACHAL PRADESH  | HIMACHAL PRADESH  | HIMACHAL PRADESH  | HIMACHAL PRADESH  |
| 27          | PARBATI HEP (4X200 MW) (NHPC) II                        | POWER                         | NHPC              | 09/2002           | 09/2009           | 12/2018           | 3919.59           | 8398.75           | 6086.47           | 114.28            | 111               |
|             | JAMMU AND KASHMIR                                       | JAMMU AND KASHMIR             | JAMMU AND KASHMIR | JAMMU AND KASHMIR | JAMMU AND KASHMIR | JAMMU AND KASHMIR | JAMMU AND KASHMIR | JAMMU AND KASHMIR | JAMMU AND KASHMIR | JAMMU AND KASHMIR | JAMMU AND KASHMIR |
| 28          | KISHANGANGA HEP (3X110 MW)                              | POWER                         | NHPC              | 01/2009           | 01/2016           | 01/2018           | 3642.04           | 5783.17           | 4800.42           | 58.79             | 24                |
| 29          | UDHAMPUR-SRINAGAR- BARAMULLA (NL),NR                    | RAILWAYS                      | NR                | 03/1995           | 11/2002           | 12/2018           | 2500.00           | 19565.00          | 14922.23          | 682.60            | 193               |
|             | JHARKHAND                                               | JHARKHAND                     | JHARKHAND         | JHARKHAND         | JHARKHAND         | JHARKHAND         | JHARKHAND         | JHARKHAND         | JHARKHAND         | JHARKHAND         | JHARKHAND         |
| 30          | BOKARO THERMAL POWER STATION-A                          | POWER                         | DVC               | 08/2006           | 12/2011           | 02/2017           | 2313.00           | 4366.64           | 3820.69           | 88.79             | 62                |
| 31          | MANDARHILL-DUMKA- RAMPURHAT (NL),ER                     | RAILWAYS                      | ER                | 04/1995           | 12/2011           | 03/2020           | 900.05            | 1125.89           | 1035.41           | 25.09             | 99                |
| 32          | GOELKERA- MANOHARPUR,(LD)(SER)                          | RAILWAYS                      | RVNL              | 03/1997           | 02/2006           | 12/2019           | 261.70            | 318.00            | 299.61            | 21.51             | 166               |
|             | KARNATAKA                                               | KARNATAKA                     | KARNATAKA         | KARNATAKA         | KARNATAKA         | KARNATAKA         | KARNATAKA         | KARNATAKA         | KARNATAKA         | KARNATAKA         | KARNATAKA         |
| 33          | BANGALORE METRO RAIL PROJECT                            | URBAN DEVELOPMEN T            | MRTP              | 05/2006           | 06/2011           | 04/2017           | 6395.00           | 14405.01          | 14282.31          | 125.25            | 70                |
|             | KERALA                                                  | KERALA                        | KERALA            | KERALA            | KERALA            | KERALA            | KERALA            | KERALA            | KERALA            | KERALA            | KERALA            |
| 34          | LPG TERMINAL AT KOCHI                                   | PETROLEUM                     | IOCL              | 10/2015           | 10/2017           | 08/2018           | 607.06            | 714.25            | 144.74            | 17.66             | 10                |
|             | MADHYA PRADESH                                          | MADHYA PRADESH                | MADHYA PRADESH    | MADHYA PRADESH    | MADHYA PRADESH    | MADHYA PRADESH    | MADHYA PRADESH    | MADHYA PRADESH    | MADHYA PRADESH    | MADHYA PRADESH    | MADHYA PRADESH    |
| 35          | NIGAHI OC EXPANSION PROJECT 10 MTY TO 15 MTY, SINGRAULI | COAL                          | NCL               | 10/2007           | 03/2012           | 03/2017           | 259.40            | 486.57            | 250.31            | 87.58             | 60                |
| 36          | BHOPAL BINA 3D LINE DOUBLING                            | RAILWAYS                      | RVNL              | 09/2007           | 03/2010           | 06/2017           | 687.20            | 950.00            | 963.74            | 38.24             | 87                |
| 37          | FOUR LANING OF GWALIOR- SHIVPURI                        | ROAD TRANSPORT AND HIGHWAYS   | NHAI              | 05/2013           | 11/2015           | 03/2017           | 1055.00           | 1601.77           | 1383.55           | 51.83             | 16                |
| 38          | INDORE-JHABUA- GUJRAT/MP                                | ROAD TRANSPORT AND HIGHWAYS   | NHAI              | 10/2010           | 04/2013           | 03/2017           | 1175.00           | 1206.10           | 1206.10           | 2.65              | 47                |
| MAHARASHTRA | MAHARASHTRA                                             | MAHARASHTRA                   | MAHARASHTRA       | MAHARASHTRA       | MAHARASHTRA       | MAHARASHTRA       | MAHARASHTRA       | MAHARASHTRA       | MAHARASHTRA       | MAHARASHTRA       | MAHARASHTRA       |

| 39          | NEW SEWAGE TREATMENT PLANT PACKAGE, RCF TROMBAY                                                                | FERTILISERS        | RCF             | 10/2014     | 11/2016     | 09/2017     | 197.79      | 209.44      | 79.51       | 5.89        | 10          |
|-------------|----------------------------------------------------------------------------------------------------------------|--------------------|-----------------|-------------|-------------|-------------|-------------|-------------|-------------|-------------|-------------|
| 40          | CONVERSION OF RIG SAGAR SAMRAT TO MOBILE OFFSHORE PRODUCTION UNIT(MOPS)                                        | PETROLEUM          | ONGC            | 03/2011     | 05/2013     | 05/2017     | 861.79      | 1256.72     | 1057.18     | 45.83       | 48          |
| 41          | INTEGRATED DEVELOPMENT OF B-127 FIELDS                                                                         | PETROLEUM          | ONGC            | 12/2011     | 03/2015     | 03/2018     | 2059.63     | 2665.65     | 1130.70     | 29.42       | 36          |
| 42          | MH NORTH REDEVELOPMENT PHASE III                                                                               | PETROLEUM          | ONGC            | 06/2014     | 05/2017     | 05/2018     | 5706.47     | 5813.25     | 5088.83     | 1.87        | 12          |
| 43          | WESTERN REGION STRENGTHENING SCHEME- V                                                                         | POWER              | PGCIL           | 12/2007     | 09/2010     | 12/2017     | 477.69      | 738.48      | 634.29      | 54.59       | 87          |
| 44          | BELAPUR-SEAWOOD-URAN ELECTRIFIED DOUBLE LINE(MTP)                                                              | RAILWAYS           | MRTP            | 03/1996     | 03/2004     | 03/2020     | 495.44      | 1781.98     | 557.65      | 259.68      | 192         |
| 45          | MUMBAI URBAN TRANSPORT PROJECT PHASE-II                                                                        | RAILWAYS           | MRTP            | 04/2008     | 03/2014     | 03/2019     | 5300.00     | 7986.04     | 2423.55     | 50.68       | 60          |
| 46          | AMRAVATI-NARKHER NL(CR)                                                                                        | RAILWAYS           | CR              | 06/1994     | 06/1999     | 12/2020     | 663.01      | 858.23      | 680.93      | 29.44       | 258         |
| 47          | CONSTRUCTION OF OFFSHORE CONTAINER BERTHS AND DEVELOPMENT OF CONTAINER TERMINAL ON BOT BASIS IN MUMBAI HARBOUR | SHIPPING AND PORTS | MUMBAI PORT TRU | 01/2007     | 12/2010     | 12/2018     | 366.39      | 669.46      | 415.01      | 82.72       | 96          |
| 48          | OFFICE BUILDING FOR INCOME TAX DEPARTMENT ON PLOT NO C- 41-43 G BLOCK BANDRA                                   | URBAN DEVELOPMEN T | CPWD            | 02/2011     | 03/2016     | 12/2017     | 241.33      | 349.33      | 159.77      | 44.75       | 21          |
| MANIPUR     | MANIPUR                                                                                                        | MANIPUR            | MANIPUR         | MANIPUR     | MANIPUR     | MANIPUR     | MANIPUR     | MANIPUR     | MANIPUR     | MANIPUR     | MANIPUR     |
| 49          | JIRIBAM TO IMPHAL (TUPUI)(NL)(NEFR)                                                                            | RAILWAYS           | NFR             | 04/2003     | 03/2011     | 03/2020     | 727.56      | 9658.00     | 5918.56     | 1227.45     | 108         |
| MIZORAM     | MIZORAM                                                                                                        | MIZORAM            | MIZORAM         | MIZORAM     | MIZORAM     | MIZORAM     | MIZORAM     | MIZORAM     | MIZORAM     | MIZORAM     | MIZORAM     |
| 50          | TUIRIAL HYDRO ELECTRIC PROJECT (60MW)                                                                          | POWER              | NEEPCO          | 07/1998     | 07/2006     | 09/2017     | 368.72      | 1352.53     | 1137.81     | 266.82      | 134         |
| 51          | BHAIRABI SAIRONG, NL, NEFR                                                                                     | RAILWAYS           | NFR             | 04/2008     | 04/2014     | 03/2020     | 619.34      | 4600.00     | 1023.83     | 642.73      | 71          |
| MULTI STATE | MULTI STATE                                                                                                    | MULTI STATE        | MULTI STATE     | MULTI STATE | MULTI STATE | MULTI STATE | MULTI STATE | MULTI STATE | MULTI STATE | MULTI STATE | MULTI STATE |
| 52          | NATIONAL AUTOMOTIVE TESTING AND RD INFRASTRUCTURE PROJECT (NATRIP)                                             | HEAVY INDUSTRY     | NATIS           | 04/2011     | 09/2011     | 12/2017     | 1718.00     | 3827.30     | 2289.00     | 122.78      | 75          |
| 53          | URAN CHAKAN SHIKRAPUR LPG PIPELINE                                                                             | PETROLEUM          | HPCL            | 12/2009     | 10/2014     | 03/2018     | 309.81      | 462.79      | 318.90      | 49.38       | 41          |

| 54   | SECONDARY TANK FARM WITH DEHYDRATION FACILITY AND EFFLUENT TREATMENT PLANT AT MADHUBAN        | PETROLEUM      | OIL      | 07/2011   | 03/2017   | 06/2018   | 352.56   | 439.03   | 5.87     | 24.53    | 15       |
|------|-----------------------------------------------------------------------------------------------|----------------|----------|-----------|-----------|-----------|----------|----------|----------|----------|----------|
| 55   | INTEGRATED DEVELOPMENT OF VASHISTA AND S-1 FIELDS                                             | PETROLEUM ONGC | 05/2013  |           | 04/2016   | 12/2017   | 4124.35  | 4259.49  | 2122.24  | 3.28     | 20       |
| 56   | TRANSMISSION SYSTEM POWER                                                                     | PGCIL          |          | 02/2010   | 12/2012   | 02/2018   | 2144.00  | 2932.88  | 2431.10  | 36.79    | 62       |
| 57   | EASTERN REGION STRENGTHENING SCHEME- III                                                      | POWER          | PGCIL    | 07/2010   | 11/2012   | 12/2017   | 1272.80  | 1731.10  | 1358.23  | 36.01    | 61       |
| 58   | SYTEM STRENGTHENING POWER                                                                     | PGCIL          |          | 10/2011   | 06/2014   | 12/2017   | 487.49   | 639.46   | 475.32   | 31.17    | 42       |
| 59   | NORTH- EAST NORTH POWER                                                                       |                | PGCIL    | 02/2009   | 08/2013   | 12/2017   | 11130.19 | 13762.80 | 12137.80 | 23.65    | 52       |
| 60   | SYSTEM STRENGTHENING IN NR FOR SASAN AND MUNDRA (UMPP)                                        | POWER          | PGCIL    | 12/2009   | 08/2012   | 01/2017   | 1216.83  | 1428.87  | 1092.09  | 17.43    | 53       |
| 61   | SYTEM STRENGTHENING OF SOUTHERN REGION - XIV                                                  | POWER          | PGCIL    | 12/2011   | 08/2014   | 12/2017   | 297.33   | 346.79   | 339.27   | 16.63    | 40       |
| 62   | TR. SYSTEM ASSOCIATED WITH MUNDRA ULTRA MEGA POWER PROJECT                                    | POWER          | PGCIL    | 10/2008   | 10/2012   | 02/2018   | 4824.12  | 5071.94  | 4420.88  | 5.14     | 64       |
| 63   | LALITPUR-SATNA-REWA- SINGRULI NL, (NCR)                                                       | RAILWAYS       | WCR      | 09/1998   | 05/2008   | 03/2023   | 247.66   | 6093.31  | 1271.49  | 2360.35  | 178      |
| 64   | GONDIA- RAILWAYS                                                                              |                | SECR     | 02/1997   | 03/1998   | 12/2019   | 386.30   | 1776.81  | 1181.00  | 359.96   | 261      |
| 65   | JABALPUR(GC),(SECR) NEW MAYNAGURI TO JOGIGHOPA VIA CHANGRABANDHA (NL),NEFR                    | RAILWAYS       | NFR      | 04/2000   | 12/2008   | 03/2019   | 733.00   | 3010.00  | 2419.18  | 310.64   | 123      |
| 66   | GWALIOR-SEOPURKALA WITH EXTENSION TO KOTA (GC)                                                | RAILWAYS       | NCR      | 04/2011   | 02/2020   | 12/2022   | 1176.09  | 3845.60  | 1.92     | 226.98   | 34       |
| 67   | DHOLPUR-SIRMUTTRA WITH EXTENSION TO GANGAPURCITY AND MOHARI-TANTPUR AND TANPUR-BANSI PAHARPUR | RAILWAYS       | NCR      | 04/2010   | 02/2019   | 12/2022   | 622.41   | 2030.50  | 12.23    | 226.23   | 46       |
| 68   | JAGGAYYAPET - MELLACHERUVU                                                                    | RAILWAYS       | SCR      | 04/2007   | 01/1999   | 06/2017   | 313.24   | 554.70   | 461.48   | 77.08    | 221      |
|      | NAGALAND                                                                                      | NAGALAND       | NAGALAND | NAGALAND  | NAGALAND  | NAGALAND  | NAGALAND | NAGALAND | NAGALAND | NAGALAND | NAGALAND |
| 69   | NEW LINE FROM DIMAPUR TO ZUBZA(KOHIMA) NATIONAL PROJECT (NEFR)                                | RAILWAYS       | NFR      | 04/2006   | 03/2015   | 03/2020   | 850.00   | 3000.00  | 171.69   | 252.94   | 60       |

|    | ODISHA                                                                                                                                                                                                   | ODISHA                      | ODISHA    | ODISHA    | ODISHA    | ODISHA    | ODISHA    | ODISHA    | ODISHA    | ODISHA    | ODISHA    |
|----|----------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-----------------------------|-----------|-----------|-----------|-----------|-----------|-----------|-----------|-----------|-----------|
| 70 | HINGULA OC-II EXP. PH-III (15 MTY)                                                                                                                                                                       | COAL                        | MCL       | 11/2008   | 03/2013   | 03/2019   | 479.53    | 479.63    | 188.68    | 0.02      | 72        |
| 71 | SUKINDA ROAD - ANGUL (NL)(ECOR)                                                                                                                                                                          | RAILWAYS                    | RVNL      | 04/1998   | 02/2015   | 12/2019   | 183.23    | 1202.70   | 294.14    | 556.39    | 58        |
| 72 | KHURDA ROAD - BARANG 3RD LINE (DL) (ECOR)                                                                                                                                                                | RAILWAYS                    | RVNL      | 04/2000   | 03/2009   | 02/2017   | 133.41    | 340.00    | 344.04    | 154.85    | 95        |
| 73 | RAJATGARH- BARANG(LD),ECOR                                                                                                                                                                               | RAILWAYS                    | RVNL      | 04/1999   | 02/2009   | 02/2017   | 166.16    | 370.00    | 363.32    | 122.68    | 96        |
| 74 | WIDENING AND STRENFTHENING OF EXISITNG SL IL TO 2 LANE CARRIAGEWAY WITH PAVED SHOULDER FROM KM 256.880 TO KM 296.515 OF NH 59 ERSTWHILE NH 217 FROM KM 400.0 TO KM 439.635                               | ROAD TRANSPORT AND HIGHWAYS | MORTH     | 03/2014   | 05/2016   | 03/2017   | 162.51    | 163.00    | 91.92     | 0.30      | 10        |
| 75 | WIDENING AND STRENFTHENING OF EXISITNG SL IL TO 2 LANE CARRIAGEWAY WITH PAVED SHOULDER INCLUDING GEOMETRICS FROM KM 68.260 TO KM 118.370 OF NH 59 ERSTWHILE NH 217 FROM KM 213.890 TO KM 264.000         | ROAD TRANSPORT AND HIGHWAYS | MORTH     | 03/2014   | 05/2016   | 06/2017   | 191.50    | 192.00    | 46.64     | 0.26      | 13        |
| 76 | IMPROVEMENT FROM KM 0 TO KM 68.0 (KANAKTORA TO JHARSUGUDA SECTION) TO 2 LANE CARRIAGEWAY WITH PRAVED SHOULDERS INCLUDING BY PASS AT BELPAHAR AT KM 52 OF NH 200 (NEW NH 49 FROM KM 197.300 TO KM 265.300 | ROAD TRANSPORT AND HIGHWAYS | MORTH     | 12/2013   | 05/2016   | 03/2017   | 319.80    | 320.00    | 212.33    | 0.06      | 10        |
| 77 | REHABILITATION AND UPGRADING TO 2 LANE WITH PAVED SHOULDER CONFIGURATION AND STRENGTHENING OF NAUPARHA TO BANGO MUNDA SECTION (KM 90 TO KM 158) OF NH 217 IN THE STATE OF ORISSA UNDER PHASE I OF NHIIP  | ROAD TRANSPORT AND HIGHWAYS | MORTH     | 08/2013   | 06/2016   | 03/2017   | 171.96    | 172.00    | 53.85     | 0.02      | 9         |
|    | RAJASTHAN                                                                                                                                                                                                | RAJASTHAN                   | RAJASTHAN | RAJASTHAN | RAJASTHAN | RAJASTHAN | RAJASTHAN | RAJASTHAN | RAJASTHAN | RAJASTHAN | RAJASTHAN |
| 78 | 50MW CAPACITY WIND POWER PROJECT UNDER PHASE II                                                                                                                                                          | PETROLEUM                   | HPCL      | 11/2011   | 03/2013   | 01/2017   | 310.00    | 370.00    | 325.80    | 19.35     | 46        |

| 79          | CHAMBAL BRIDGE, NH-76 (RJ-5)                                                                | ROAD TRANSPORT AND HIGHWAYS   | NHAI        | 12/2003     | 02/2010     | 05/2017     | 275.00      | 281.31      | 226.32      | 2.29        | 87          |
|-------------|---------------------------------------------------------------------------------------------|-------------------------------|-------------|-------------|-------------|-------------|-------------|-------------|-------------|-------------|-------------|
| 80          | DEVELOPMENT OF PERMANENT CAMPUS FOR IIT JODHPUR (PHASE-1),AT KARWAR,NH-65,JODHPUR RAJASTHAN | URBAN DEVELOPMEN T            | CPWD        | 08/2014     | 03/2015     | 07/2017     | 350.02      | 479.87      | 233.50      | 37.10       | 28          |
|             | SIKKIM                                                                                      |                               |             |             |             |             |             |             |             |             |             |
| 81          | CONSTRUCTION OF NEW AIRPORT AT PAKYONG(SIKKIM) AIRPORT                                      | CIVIL AVIATION                | AAI         | 01/2009     | 01/2011     | 12/2017     | 309.46      | 553.53      | 454.71      | 78.87       | 83          |
| 82          | SEVOK RANGPO, NEFR                                                                          | RAILWAYS                      | NFR         | 04/2008     | 12/2015     | 03/2020     | 1339.48     | 4084.69     | 389.32      | 204.95      | 51          |
|             | TAMIL NADU                                                                                  |                               |             |             |             |             |             |             |             |             |             |
| 83          | PROTOTYPE FAST BREEDER REACTOR (BHAVINI, 500 MWE)                                           | ATOMIC ENERGY                 | BHAVNI      | 09/2003     | 09/2010     | 10/2017     | 3492.00     | 6000.00     | 5356.82     | 71.82       | 85          |
| 84          | KUDANKULAM APP (NPCIL)                                                                      | ATOMIC ENERGY                 | NPCIL       | 12/2001     | 12/2008     | 02/2017     | 13171.00    | 22462.00    | 21994.00    | 70.54       | 98          |
| 85          | KUNADANKULAM APP TRANS SYSTEM (PGCIL)                                                       | POWER                         | PGCIL       | 05/2005     | 11/2008     | 09/2018     | 1779.29     | 2187.32     | 1919.35     | 22.93       | 118         |
|             | TELANGANA                                                                                   |                               |             |             |             |             |             |             |             |             |             |
| 86          | RAMAGUNDAM OC-II EXTENSION                                                                  | COAL                          | SCCL        | 12/2009     | 03/2012     | 03/2023     | 418.97      | 489.62      | 481.31      | 16.86       | 132         |
| 87          | RFR OF MANUGURU OC PROJECT                                                                  | COAL                          | SCCL        | 11/2012     | 03/2016     | 03/2018     | 430.45      | 486.27      | 121.04      | 12.97       | 24          |
| 88          | MULTI MODAL TRANSPORT SYSTEM(MMTS) PHASE-II HYDERABAD                                       | RAILWAYS                      | RVNL        | 04/2012     | 03/2016     | 12/2017     | 632.68      | 816.55      | 325.99      | 29.06       | 21          |
|             | TRIPURA                                                                                     |                               |             |             |             |             |             |             |             |             |             |
| 89          | AGARTALA SABROOM, NL, NEFR                                                                  | RAILWAYS                      | NFR         | 04/2008     | 03/2014     | 03/2020     | 813.34      | 3451.00     | 1936.18     | 324.30      | 72          |
| 90          | CONSTRUCTION AND MAINTEINANCE OF RURAL ROAD UNDER PMGSY PHASE VIII                          | STEEL                         | HSCL        | 10/2011     | 12/2016     | 07/2017     | 175.49      | 206.71      | 146.51      | 17.79       | 7           |
| 91          | CONSTRUCTION AND MAINTEINANCE OF RURAL ROAD UNDER PMGSY PHASE V                             | STEEL                         | HSCL        | 03/2007     | 12/2015     | 03/2017     | 149.73      | 175.94      | 179.14      | 17.50       | 15          |
| 92          | CONSTRUCTION AND MAINTEINANCE OF RURAL ROAD UNDER PMGSY PHASE VI                            | STEEL                         | HSCL        | 12/2007     | 12/2016     | 03/2017     | 202.61      | 227.00      | 203.43      | 12.04       | 3           |
|             | UTTARAKHAND                                                                                 |                               |             |             |             |             |             |             |             |             |             |
| 93          | UTRATIA-ZAFRABAD, NR (LINE DOUBLING)                                                        | RAILWAYS                      | NR          | 04/2006     | 03/2010     | 03/2017     | 325.00      | 1581.53     | 690.91      | 386.62      | 84          |
| UTTARAKHAND | UTTARAKHAND                                                                                 | UTTARAKHAND                   | UTTARAKHAND | UTTARAKHAND | UTTARAKHAND | UTTARAKHAND | UTTARAKHAND | UTTARAKHAND | UTTARAKHAND | UTTARAKHAND | UTTARAKHAND |

|   94 | TEHRI PUMPED STORAGE PLANT(1000MW)   | POWER   | THDCIL   | 07/2006   | 02/2016   | 09/2019   |   1657.00 |   2978.86 |   2068.02 |   79.77 |   43 |
|------|--------------------------------------|---------|----------|-----------|-----------|-----------|-----------|-----------|-----------|---------|------|
|   95 | TAPOVAN-VISHNUGAD HEP (4X130MW)      | POWER   | NTPC     | 11/2006   | 03/2013   | 06/2019   |   2978.48 |    3846.3 |      3053 |   29.14 |   75 |

^ - Cost Overrun = [(Anticipated - Original Cost.)/Original Cost] *100

$- Time overrun = Anticipated Date of Commissioning minus Original Date of Commissioning