Lok Sabha Question No. 2743 (UNSTARRED), answered on 2017-03-17
Subject: Upgradation of Medical Colleges under PMSSY
Ministry: HEALTH AND FAMILY WELFARE
Asked by: A.T. (NANA) PATIL, DARSHANA VIKRAM JARDOSH, JAYSHREEBEN  PATEL, KIRIT PREMJIBHAI SOLANKI, CHANDRAKANT RAGHUNATH PATIL

## GOVERNMENT OF INDIA MINISTRY OF HEALTH AND FAMILY WELFARE

## DEPARTMENT OF HEALTH AND FAMILY WELFARE

LOK SABHA UNSTARRED QUESTION NO. 2743 TO BE ANSWERED ON 1 7 th MARCH, 2017

## UPGRADATION OF MEDIC AL COLLEGES UNDER PMSSY

## 2743. SHRI A.T. NANA PATIL:

SHRIMATI DARSHANA VIKRAM JARDOSH:

SHRIMATI JAYSHREEBEN PATEL:

DR. KIRIT P. SOLANKI:

SHRI C.R. PATIL:

Will the Minister of HEALTH AND FAMILY WELFARE be pleased to state:

- (a) whether the Government has any proposal to upgrade existing Government medicalcolleges
- and institute in the country unde Pradhan Mantri Swasthya Suraksha Yoj na (PMSSY);
- (b)  if  so,  the  details  thereof  indicating the  names  of  such  colleges/institutes  along with  the estimated cost of the project, State/ UT - wis  including Gujarat;
- (c) the present status of upgradation of medical colleges along with the reasonsfor delay in takin up of the said work so far; and
- (d) the time by which the upgradation of the said colleges/institutes is likely to be comp eted?

## ANSWER THE MINISTER OF ST ATE IN THE MINISTRY OF HEALTH AND FAMILY WELFARE

(SHRI FAGGAN SINGH KULASTE)

(a) to (d): 73 Government Medical Colleges/Institutes hav  already been approved for up -gradation in different phases under Pradhan Mantri S wasthya Suraksha Yojana (PMSSY) . Details of these colleges can be seen at Annexure -I, II & III.

## Status of upgradation of Medical Colleges under PMSSY Phase -I & II

| S.       | NoName of State   | Name of Medical College                                                                                  | Outlay (Rs. Crore)   | Outlay (Rs. Crore)   | Outlay (Rs. Crore)   | Funds released out of central share (Rs. Cr)   | Date of commence - ment of work   | Completion/ Likely date of completion and progress   | Remarks   |
|----------|-------------------|----------------------------------------------------------------------------------------------------------|----------------------|----------------------|----------------------|------------------------------------------------|-----------------------------------|------------------------------------------------------|-----------|
| S.       | NoName of State   | Name of Medical College                                                                                  | GOI share            | State share          | Total                | Funds released out of central share (Rs. Cr)   | Date of commence - ment of work   | Completion/ Likely date of completion and progress   | Remarks   |
| Phase- I | Phase- I          | Phase- I                                                                                                 | Phase- I             | Phase- I             | Phase- I             | Phase- I                                       | Phase- I                          | Phase- I                                             | Phase- I  |
| 1.       | Kerala            | Trivandrum Medical College                                                                               | 100.00               | 20.00                | 120.00               | 87.62                                          | Jan., 2008                        | Completed in Mar. 2010                               |           |
| 2.       | Karnataka         | Bangalore Medical College                                                                                | 100.00               | 26.69                | 126.69               | 96.72                                          | Jan. 2008                         | Completed in June, 2010                              |           |
| 3.       | Tamil Nadu        | Govt. Mohan Kumara - mangalam Medical College, Salem                                                     | 100.00               | 39.31                | 139.31               | 93.57                                          | Jan., 2008                        | Completed in August, 2010                            |           |
| 4.       | Telangana         | NIMS, Hyderabad                                                                                          | 100.00               | 96.26                | 196.26               | 94.93                                          | Mar. 2008                         | Completed in Dec. 2010                               |           |
| 5.       | Uttar Pradesh     | SGPGIMS, Lucknow                                                                                         | 100.00               | 20.00                | 120.00               | 90.80                                          | Jan. 2008                         | Completed in Aug. 2010 .                             |           |
| 6.       |                   | IMS, BHU, Varanasi                                                                                       | 100.00               | 46.70                | 147.00               | 96.05                                          | Oct., 2008                        | Completed in Sept. 2013                              |           |
| 7.       | Jammu & Kashmir   | Jammu Medical College                                                                                    | 115.00               | 20.00                | 135.00               | 112.81                                         | Feb.2008                          | Completed in Sept. 2011                              |           |
| 8.       |                   | Srinagar Medical College                                                                                 | 115.00               | 20.00                | 135.00               | 97.14                                          | Apr. 2008                         | Completed                                            |           |
| 9.       | West Bengal       | Kolkata Medical College ( OPD and Academic Block in first stage and SSB in secondstage of construction ) | 100.00               | 60.73                | 160.73               | 62.88                                          | OPD and Academic Block-Jan. 2008  | OPD & Academic Block Completed in Oct., 2011         |           |
| 9.       | West Bengal       | Kolkata Medical College ( OPD and Academic Block in first stage and SSB in secondstage of construction ) | 100.00               | 60.73                | 160.73               | 62.88                                          | SSB - Dec.2015                    | Scheduled date - Dec., 2017 Progress - 51%           |           |

## Annexure - I

| S.        | NoName of State   | Name of Medical College          | Outlay (Rs. Crore)   | Outlay (Rs. Crore)   | Outlay (Rs. Crore)   | Funds released out of central share   | Date of commence ment of work   | Completion/ Likely of and progress          | Remarks                                                                                   |
|-----------|-------------------|----------------------------------|----------------------|----------------------|----------------------|---------------------------------------|---------------------------------|---------------------------------------------|-------------------------------------------------------------------------------------------|
| S.        | NoName of State   | Name of Medical College          | GOI share            | State share          | Total                | (Rs. Cr)                              |                                 | - date completion                           | Remarks                                                                                   |
| 10.       | Jharkhand         | RIMS, Ranchi                     | 100.00               | 20.00                | 120.00               | 89.36                                 | Oct., 2009                      | Completed in June, 2013                     |                                                                                           |
| 11.       | Gujarat           | BJ Medical College, Ahmedabad    | 100.00               | 20.00                | 120.00               | 86.75                                 | 2008                            | June,                                       | 2017Mainly involves procurement of medical equipments and the work is nearing completion. |
| 12.       | Andhra Pradesh    | SVIMS, Tirupati                  | 60.00                | 60.00                | 120.00               | 57.87                                 | 2008                            | Completed                                   |                                                                                           |
| 13.       | Maharashtra       | Grant Medical College, Mumbai    | 100.00               | 20.00                | 120.00               | 92.31                                 | 2008                            | Mar.,                                       | 2017Involves procurement of medical equipments and the work is nearing completion         |
|           |                   |                                  | 1290                 | 469.69               | 1759.99              | 1158.81                               |                                 |                                             |                                                                                           |
| Phase- II | Phase- II         | Phase- II                        | Phase- II            | Phase- II            | Phase- II            | Phase- II                             | Phase- II                       | Phase- II                                   | Phase- II                                                                                 |
| 14.       | Punjab            | Amritsar Medical College         | 125.00               | 25.00                | 150                  | 90.90                                 | Jan. 2012                       | Completed                                   |                                                                                           |
| 15.       | Himachal Pradesh  | Tanda Medical College            | 125.00               | 25.00                | 150                  | 108.02                                | Nov. 2011                       | Completed in Feb., 2014                     |                                                                                           |
| 16.       | Uttar Pradesh     | JN Medical College, AMU, Aligarh | 125.00               | 25.00                | 150                  | 100.92                                | Nov. 2011                       | Completed                                   |                                                                                           |
| 17        | Haryana           | PGIMS, Rohtak                    | 125.00               | 25.00                | 150                  | 96.44                                 | Nov. 2012                       | Expected date-June, 2017. Progress - 83.90% |                                                                                           |
| 18        | Maharashtra       | Nagpur Medical College           | 125.00               | 25.00                | 150                  | 111.52                                | 2010                            | Expected date- March, 2017. Progress - 70%  | Involves procurement only and procurement work is being undertaken                        |

| S.   | NoName of State   | Name of Medical College   | Outlay (Rs. Crore)   | Outlay (Rs. Crore)   | Outlay (Rs. Crore)   | Funds released out of central share (Rs. Cr)   | Date of commence - ment of work   | Completion/ Likely date of completion and progress   | Remarks                     |
|------|-------------------|---------------------------|----------------------|----------------------|----------------------|------------------------------------------------|-----------------------------------|------------------------------------------------------|-----------------------------|
| S.   | NoName of State   | Name of Medical College   | GOI share            | State share          | Total                | Funds released out of central share (Rs. Cr)   | Date of commence - ment of work   | Completion/ Likely date of completion and progress   | Remarks                     |
|      |                   |                           |                      |                      |                      |                                                |                                   |                                                      | State Government/I nstitute |
| 19.  | Tamil Nadu        | Madurai Medical College   | 125.00               | 25.00                | 150                  | 63.37                                          | Feb.,                             | 2014Progress - 48.11%                                |                             |
|      |                   | Total                     | 750                  | 150                  | 900                  | 571.17                                         |                                   |                                                      |                             |

| ANNEXURE - II                                                                                                                                                                                                           | ANNEXURE - II                                                                                                                                                                                                           | ANNEXURE - II                                                                                                                                                                                                           | ANNEXURE - II                                                                                                                                                                                                           | ANNEXURE - II                                                                                                                                                                                                           | ANNEXURE - II                                                                                                                                                                                                           | ANNEXURE - II                                                                                                                                                                                                           | ANNEXURE - II                                                                                                                                                                                                           | ANNEXURE - II                                                                                                                                                                                                           | ANNEXURE - II                                                                                                                                                                                                           | ANNEXURE - II                                                                                                                                                                                                           |
|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
| Status of 39 Govt. Medical Colleges/Institutions being taken up for up-gradation under Phase-III of PMSSY - (Total outlay: Rs.150.00Cr.(Central Share: Rs.120 Cr. & State Share: Rs.30 Cr.) - Data regarding civil work | Status of 39 Govt. Medical Colleges/Institutions being taken up for up-gradation under Phase-III of PMSSY - (Total outlay: Rs.150.00Cr.(Central Share: Rs.120 Cr. & State Share: Rs.30 Cr.) - Data regarding civil work | Status of 39 Govt. Medical Colleges/Institutions being taken up for up-gradation under Phase-III of PMSSY - (Total outlay: Rs.150.00Cr.(Central Share: Rs.120 Cr. & State Share: Rs.30 Cr.) - Data regarding civil work | Status of 39 Govt. Medical Colleges/Institutions being taken up for up-gradation under Phase-III of PMSSY - (Total outlay: Rs.150.00Cr.(Central Share: Rs.120 Cr. & State Share: Rs.30 Cr.) - Data regarding civil work | Status of 39 Govt. Medical Colleges/Institutions being taken up for up-gradation under Phase-III of PMSSY - (Total outlay: Rs.150.00Cr.(Central Share: Rs.120 Cr. & State Share: Rs.30 Cr.) - Data regarding civil work | Status of 39 Govt. Medical Colleges/Institutions being taken up for up-gradation under Phase-III of PMSSY - (Total outlay: Rs.150.00Cr.(Central Share: Rs.120 Cr. & State Share: Rs.30 Cr.) - Data regarding civil work | Status of 39 Govt. Medical Colleges/Institutions being taken up for up-gradation under Phase-III of PMSSY - (Total outlay: Rs.150.00Cr.(Central Share: Rs.120 Cr. & State Share: Rs.30 Cr.) - Data regarding civil work | Status of 39 Govt. Medical Colleges/Institutions being taken up for up-gradation under Phase-III of PMSSY - (Total outlay: Rs.150.00Cr.(Central Share: Rs.120 Cr. & State Share: Rs.30 Cr.) - Data regarding civil work | Status of 39 Govt. Medical Colleges/Institutions being taken up for up-gradation under Phase-III of PMSSY - (Total outlay: Rs.150.00Cr.(Central Share: Rs.120 Cr. & State Share: Rs.30 Cr.) - Data regarding civil work | Status of 39 Govt. Medical Colleges/Institutions being taken up for up-gradation under Phase-III of PMSSY - (Total outlay: Rs.150.00Cr.(Central Share: Rs.120 Cr. & State Share: Rs.30 Cr.) - Data regarding civil work | Status of 39 Govt. Medical Colleges/Institutions being taken up for up-gradation under Phase-III of PMSSY - (Total outlay: Rs.150.00Cr.(Central Share: Rs.120 Cr. & State Share: Rs.30 Cr.) - Data regarding civil work |
| S. No.                                                                                                                                                                                                                  | Name of the State                                                                                                                                                                                                       | Name of the GMC/ Institute                                                                                                                                                                                              | Name of Executing Agency / Contractor                                                                                                                                                                                   | Approved DPR Cost for Construction Work (Rs. Cr)                                                                                                                                                                        | Approved Contract value (Rs. )                                                                                                                                                                                          | Date of Award of work/Target date of completion                                                                                                                                                                         | Scheduled date of completion                                                                                                                                                                                            | Physical Progress                                                                                                                                                                                                       | Fund released (Rs)                                                                                                                                                                                                      | Hindrances                                                                                                                                                                                                              |
| 1                                                                                                                                                                                                                       | Andhra Pradesh                                                                                                                                                                                                          | Siddhartha Medical College, Vijayawada                                                                                                                                                                                  | HSCC(I) Ltd./ M/s. KMV Projects Ltd.                                                                                                                                                                                    | 80.03                                                                                                                                                                                                                   | 65,97,96,831                                                                                                                                                                                                            | May' 2016 / Oct.' 2017                                                                                                                                                                                                  | Oct. 2017                                                                                                                                                                                                               | 22%                                                                                                                                                                                                                     | 21,70,75,310                                                                                                                                                                                                            |                                                                                                                                                                                                                         |
| 2                                                                                                                                                                                                                       | Andhra Pradesh                                                                                                                                                                                                          | Govt Medical College, Anantapur                                                                                                                                                                                         | HITES / M/s. Haigreeva Intratech Projects Ltd.                                                                                                                                                                          | 80                                                                                                                                                                                                                      | 75,27,57,000                                                                                                                                                                                                            | 14.05.2016 / 06.12.2017                                                                                                                                                                                                 | 06.12.2017                                                                                                                                                                                                              | 9%                                                                                                                                                                                                                      | 17,51,85,778                                                                                                                                                                                                            |                                                                                                                                                                                                                         |
| 3                                                                                                                                                                                                                       | Assam                                                                                                                                                                                                                   | Gauhati Medical College, Guwahati                                                                                                                                                                                       | HSCC(I) Ltd./ M/s. Shree Gautam Constructions Co. Ltd.                                                                                                                                                                  | 80                                                                                                                                                                                                                      | 68,41,01,880                                                                                                                                                                                                            | Jan.' 2017 / July' 2018                                                                                                                                                                                                 | July, 2018                                                                                                                                                                                                              |                                                                                                                                                                                                                         | 7,18,87,132                                                                                                                                                                                                             | Aproval from Guwahati Metropolitan Development Authority awaited.                                                                                                                                                       |
| 4                                                                                                                                                                                                                       | Assam                                                                                                                                                                                                                   | Assam Medical College, Dibrugarh                                                                                                                                                                                        | HSCC(I) Ltd./ M/s. KMV Projects Ltd.                                                                                                                                                                                    | 80                                                                                                                                                                                                                      | 73,11,99,125                                                                                                                                                                                                            | Aug.' 2016 / March' 2018                                                                                                                                                                                                | Mar. 2018                                                                                                                                                                                                               | 7%                                                                                                                                                                                                                      | 19,31,19,913                                                                                                                                                                                                            | Existing structures to be demolished                                                                                                                                                                                    |
| 5                                                                                                                                                                                                                       | Bihar                                                                                                                                                                                                                   | Srikrishna Medical College, Muzaffarapur                                                                                                                                                                                | HITES / M/s. Gannon Dunkerley & Co. Ltd., New Delhi                                                                                                                                                                     | 85                                                                                                                                                                                                                      | 86,27,22,010                                                                                                                                                                                                            | 04.11.2016 / 31.05.2018                                                                                                                                                                                                 | 31.05.2018                                                                                                                                                                                                              | 2%                                                                                                                                                                                                                      | 8,58,90,541                                                                                                                                                                                                             | Delay in cutting of trees coming in the layout of the building                                                                                                                                                          |
| 6                                                                                                                                                                                                                       | Bihar                                                                                                                                                                                                                   | Govt Medical College, Darbhanga                                                                                                                                                                                         | HITES / M/s. Vijeta Projects & Infrastructure Ltd., Ranchi                                                                                                                                                              | 85                                                                                                                                                                                                                      | 85,35,56,206                                                                                                                                                                                                            | 30.09.2016 / 31.05.2018                                                                                                                                                                                                 | 31.05.2018                                                                                                                                                                                                              | 1%                                                                                                                                                                                                                      | 8,52,48,934                                                                                                                                                                                                             | Delay in shifting of underground utilities and existing structures                                                                                                                                                      |
| 7                                                                                                                                                                                                                       | Goa                                                                                                                                                                                                                     | Goa Medical College, Panaji                                                                                                                                                                                             | HSCC                                                                                                                                                                                                                    | 386.35                                                                                                                                                                                                                  | work yet to be awarded                                                                                                                                                                                                  |                                                                                                                                                                                                                         |                                                                                                                                                                                                                         |                                                                                                                                                                                                                         | 11,59,00,000                                                                                                                                                                                                            | Removal of encroachments/ statutory clearances                                                                                                                                                                          |
| 8                                                                                                                                                                                                                       | Gujarat                                                                                                                                                                                                                 | Govt Medical College, Rajkot                                                                                                                                                                                            | HITES / M/s. Kunal Structures Pvt. Ltd., Rajkot                                                                                                                                                                         | 88.5                                                                                                                                                                                                                    | 69,29,80,242                                                                                                                                                                                                            | 08.06.2016                                                                                                                                                                                                              |                                                                                                                                                                                                                         |                                                                                                                                                                                                                         | 7,50,08,617                                                                                                                                                                                                             | Work yet to commence as non-availability of clear site.                                                                                                                                                                 |

|   9 | Himachal Pradesh   | Indira Gandhi Medical College, Shimla              | HSCC                                                     |       |                 |                         |            |     | 6,25,50,947   | DPR is being revised based on the proposal submitted by State Govt. to change location.                                                                                                         |
|-----|--------------------|----------------------------------------------------|----------------------------------------------------------|-------|-----------------|-------------------------|------------|-----|---------------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|  10 | Jharkhand          | Patliputra Medical College, Dhanbad                | CPWD                                                     | 85.71 | 50,08,00,000.00 | 27.08.2016 / 26.12.2017 | 31.03.2018 | 21% | 22,07,10,000  |                                                                                                                                                                                                 |
|  11 | Karnataka          | Vijayanagar Institute of Medical Sciences, Bellary | HITES / M/s. Haigreeva Intratech Projects Ltd.           | 65    | 59,50,45,338    | 14.05.2016 / 06.09.2017 | 14.09.2017 | 16% | 26,07,12,509  | 1. Delay in getting approval from local bodies 2. Electrical connection to be provided by Medical College for Trauma Centre                                                                     |
|  12 | Karnataka          | Karnataka Institute of Medical Sciences, Hubli     | HITES / M/s. Harsh Construction Pvt. Ltd.                | 75    | 69,70,95,383    | 14.05.2016 / 10.02.2018 | 10.02.2018 | 10% | 14,69,93,064  |                                                                                                                                                                                                 |
|  13 | Kerala             | Kozhikode Medical College, Kozhikode               | HITES / M/s. Cheriayan Varkey Construction Projects Ltd. | 80    | 71,13,94,146.51 | 01.06.2016              |            |     | 10,40,27,590  | Work on hold on account of change in designs/drawings proposed by State Govt. Commitment of State Govt. for additional funds received. However, State cabinet approval is pending for the same. |
|  14 | Kerala             | Govt TD Medcial College, Alappuzha                 | HITES / M/s. Cheriayan Varkey Construction Projects Ltd. | 80    | 74,14,80,342    | 01.06.2016              |            |     | 10,54,77,624  | Work on hold on account of change in designs/drawings proposed by State Govt. Commitment of State Govt. for additional funds received. However, State cabinet approval is pending for the same. |
|  15 | Madhya Pradesh     | Shyam Shah Medical College, Rewa                   | HSCC(I) Ltd/ M/s.KMV Projects Ltd.                       | 77.83 | 66,24,81,896.33 | May' 2016 / Oct.' 2017  | Oct., 2017 | 22% | 29,99,48,381  |                                                                                                                                                                                                 |

|   16 | Madhya Pradesh   | Netaji Subhash Ch Bose Medical College, Jabalpur   | HSCC(I) Ltd/ M/s.Rama Construction Company            |   77.89 | 65,69,06,406.29        | May' 2016 / Oct.' 2017   | Oct., 2017   | 39%   | 32,78,45,320   |                                                                             |
|------|------------------|----------------------------------------------------|-------------------------------------------------------|---------|------------------------|--------------------------|--------------|-------|----------------|-----------------------------------------------------------------------------|
|   17 | Madhya Pradesh   | GR Medical College, Gwalior                        | HSCC(I) Ltd/ M/s.Anurag Enterprises                   |   79.96 | 64,38,30,066.95        | June' 2016 / Nov.' 2017  | Nov., 2017   | 14%   | 18,43,83,007   |                                                                             |
|   18 | Maharashtra      | Govt Medical College, Aurangabad                   | HSCC(I) Ltd/ M/s.Tirupati Sarjan Ltd.                 |   74.92 | 63,17,20,008.58        | May' 2016 / Dec.' 2017   | Dec., 2017   | 21%   | 11,17,20,401   |                                                                             |
|   19 | Maharashtra      | Govt Medical College, Latur                        | HSCC(I) Ltd/ M/s.KMV Projects Ltd.                    |   74.36 | 58,72,18,469.66        | June' 2016 / Jan.' 2018  | Jan., 2018   | 18%   | 10,84,05,293   |                                                                             |
|   20 | Maharashtra      | Govt Medical College, Akola                        | CPWD                                                  |   74.75 | 48,19,00,000.00        | 10.09.2016/ 09.01.2018   | 09.01.2018   | 8%    | 14,95,00,000   |                                                                             |
|   21 | Maharashtra      | Shri Vasantrao Naik Govt Medical College, Yavatmal | CPWD                                                  |   74.36 | 48,47,00,000.00        | 12.09.2016/ 11.01.2018   | 11.01.2018   | 7%    | 14,87,20,000   |                                                                             |
|   22 | Odisha           | MKCG Medical College, Berhampur                    | HSCC(I) Ltd/ M/s.Haigreeva Infratech Projects Ltd.    |   80    | 65,94,78,093.47        | May' 2016 / Oct.' 2017   | Oct. 2017    | 23%   | 16,01,63,466   |                                                                             |
|   23 | Odisha           | VSS Medical College, Burla                         | HSCC                                                  |   79.15 | work yet to be awarded |                          |              |       | 2,40,00,000    | 1. Dismantling of existing structures 2. Approval from local bodies awaited |
|   24 | Punjab           | Govt Medical College, Patiala                      | HSCC                                                  |   82.74 | work yet to be awarded |                          |              |       | 2,48,00,000    | Aproval from local bodies for Building Plan                                 |
|   25 | Rajasthan        | SP Medical College, Bikaner                        | HSCC(I) Ltd/ M/s.NKG Infrastructure Ltd.              |   72    | 60,62,49,520.41        | May' 2016 / Oct.' 2017   | Oct.' 2017   | 34%   | 26,77,37,466   |                                                                             |
|   26 | Rajasthan        | RNT Medical College, Udaipur                       | HSCC(I) Ltd/ M/s.Shivalaya Construction Co. Pvt. Ltd. |   74.95 | 53,51,82,923.16        | July' 2016 / Feb.' 2018  | Feb.' 2018   | 22%   | 15,35,18,292   |                                                                             |

|   27 | Rajasthan     | Govt Medical College, Kota                           | HSCC(I) Ltd/ M/s.Tirupati Sarjan Ltd.                  |   79.61 | 61,39,00,449.89        | May' 2016 / Oct.' 2017   | Oct.' 2017   | 27%   | 29,03,38,031   |                                           |
|------|---------------|------------------------------------------------------|--------------------------------------------------------|---------|------------------------|--------------------------|--------------|-------|----------------|-------------------------------------------|
|   28 | Tamil Nadu    | Thanjavur Medical College, Thanjavur                 | HITES / M/s. KMV Projects Ltd.                         |   79.93 | 79,79,91,266           | 01.06.2016 / 14.12.2017  | 14.12.2017   | 16%   | 35,51,22,916   |                                           |
|   29 | Tamil Nadu    | Tirunelveli Medical College, Tirunelveli             | HITES / M/s. KMV Projects Ltd.                         |   83.95 | 79,63,75,336           | 01.06.2016 / 21.12.2017  | 21.12.2017   | 19%   | 37,31,27,839   |                                           |
|   30 | Telangana     | Rajiv Gandhi Institute of Medical Sciences, Adilabad | HITES / M/s. KMV Projects Ltd.                         |   80    | 77,57,72,952.29        | 14.05.2016 / 31.12.2017  | 15.01.2018   | 10%   | 24,02,67,166   | Shifting of water pipeline and open drain |
|   31 | Telangana     | Kakatiya Medical College, Warangal                   | HITES / M/s. KMV Projects Ltd.                         |   80    | 78,64,76,879.25        | 14.05.2016 / 31.12.2017  | 31.12.2017   | 9%    | 25,19,60,099   |                                           |
|   32 | Tripura       | Agartala Govt Medical College, Tripura               | CPWD                                                   |  114.54 | work yet to be awarded | 17.01.2020               | 31.10.2019   |       | 20,00,00,000   |                                           |
|   33 | Uttar Pradesh | Govt Medical College, Jhansi                         | HSCC(I) Ltd/ M/s.Kamladitya Construction Pvt. Ltd.     |   78.72 | 66,68,84,099.20        | May' 2016 / Oct.' 2017   | Oct.'2017    | 21%   | 16,02,81,887   |                                           |
|   34 | Uttar Pradesh | Govt Medical College, Gorakhpur                      | CPWD / M/s. Kashyapi Infrastrcture Pvt. Ltd. Ghaziabad |   69.87 | 43,96,97,000           | 19.05.2016 / 31.01.2018  | 31.01.2018   | 25%   | 20,94,70,000   |                                           |
|   35 | Uttar Pradesh | MLN Medical College, Allahabad                       | HSCC(I) Ltd/ M/s.Akasva Infrastructure Pvt. Ltd.       |   70    | 57,93,71,996.52        | May' 2016 / Nov.' 2017   | Nov., 2017   | 20%   | 20,17,87,048   |                                           |
|   36 | Uttar Pradesh | LLR Medical College, Meerut                          | CPWD / M/s. Som Projects Pvt. Ltd.                     |   69.99 | 41,74,77,059.00        | 11.06.2016 / 10.11.2017  | 10.11.2017   | 45%   | 18,97,90,000   |                                           |

|   37 | West Bengal   | BS Medical College, Bankura                        | CPWD                                           |   79.98 | 54,79,00,000.00   | 05.08.2016/ 31.03.2018   | 31.03.2018   | 8%   | 40,99,60,000   |                                                                                        |
|------|---------------|----------------------------------------------------|------------------------------------------------|---------|-------------------|--------------------------|--------------|------|----------------|----------------------------------------------------------------------------------------|
|   38 | West Bengal   | Govt. Medical College, Malda                       | CPWD                                           |   61.39 | 44,96,00,000.00   | 17.12.2016/ 16.08.2018   | 31.12.2018   |      | 16,13,90,000   | Site not clear. Nurses hostel existing on the site is being demolished by the college. |
|   39 | West Bengal   | North Bengal Medical College, Siliguri, Darjeeling | HSCC(I) Ltd/ M/s.Gannon & Dunkerley & Co. Ltd. |   80    | 71,94,38,828.39   | June' 2016 / Jan.' 2018  | Jan., 2018   | 15%  | 17,19,43,883   | Shifting of Services.                                                                  |

Upgradation of 13 existing Govt. Medical Colleges under PMSSY Phase - IV  at  the cost  of 200.00  Crore  each  (Central  Share:  Rs.120  Cr.  &  State  Share:  Rs.80  Cr.). Project to be completed by December, 2018 as approved by CCEA on 03.08.2016.

Sciences

|   S.N o. | State          |   Sl. No. of College | Government Medical Colleges/Institutes                       |
|----------|----------------|----------------------|--------------------------------------------------------------|
|        1 | Bihar          |                    1 | Patna Medical College and Hospital,                          |
|        1 | Bihar          |                    2 | Government Medical College, Bhagalpur                        |
|        1 | Bihar          |                    3 | Government Medical College, Gaya                             |
|        2 | Chhattisgarh   |                    4 | Government Medical College, Bilaspur                         |
|        2 | Chhattisgarh   |                    5 | Government Medical College, Jagdalpur                        |
|        3 | Delhi          |                    6 | University College of Medical (UCMS) -Guru Teg Bahadur (GTB) |
|        4 | Gujarat        |                    7 | Government Medical College, Surat                            |
|        4 | Gujarat        |                    8 | Government Medical College, Bhavnagar                        |
|        5 | Madhya Pradesh |                    9 | Government Medical College, Indore                           |
|        6 | Odisha         |                   10 | Government Medical College, Cuttack                          |
|        7 | Rajasthan      |                   11 | Government Medical College, Jaipur                           |
|        8 | Uttar Pradesh  |                   12 | Government Medical College, Agra                             |
|        8 | Uttar Pradesh  |                   13 | Government Medical College, Kanpur                           |

## Present Status

- CPWD has been finalized as Executing agency for GMCs at Sl no. 1 to 5 above.
- Gap Analysis of GMC at Bilaspur, Jagdalpur, Cuttack, Agra & Kanpur has been finalized.

## Upgradation under PMSSY Phase- V(A)

Ministry has approved the proposal for creation of a Super Specialty block in Institute of Medical Sciences, BHU at a cost of Rs 200 crore and establishment of a Hospital Blo at Sree Chitra Tirunal Institute for Medical Sciences & Technology, Thiruvananthapuram, Kerala at a cost of Rs 230 crore under PMSSY. CPWD has been finalized as Executing agency for both the projects.