Lok Sabha Question No. 170 (STARRED), answered on 2017-12-29
Subject: AIIMS Projects
Ministry: HEALTH AND FAMILY WELFARE
Asked by: PRASUN BANERJEE

## GOVERNMENT OF INDIA MINISTRY OF HEALTH AND FAMILY WELFARE

## DEPARTMENT OF HEALTH AND FAMILY WELFARE

## LOK SABHA STARRED QUESTION NO. 170 TO BE ANSWERED ON THE 29 TH DECEMBER, 2017

## AIIMS PROJECTS

## *170. SHRI PRASUN BANERJEE:

Will  the  Minister  of HEALTH AND  FAMILY  WELFARE be pleased to state:

- (a) the details of projects sanctioned for AIIMS, New Delhi since 2007 along with estimated cost of each of these projects; and
- (b) the details of cost overrun, if any, along with the present status of eac of th ese projects?

## ANSWER THE MINISTER OF HEALTH AND FAMILY WELFARE

## ( SHRI JAGAT PRAKASH NADDA )

- (a)& ( b) : A Statement is laid on the Table of the House.

## STATEMENT REFERRED TO IN REPLY TO LOK SABHA STARRED QUESTION NO. 170* FOR 29 TH DECEMBER, 2017

(a)& (b)Twenty Three projects have been sanctioned in AIIMS, New Delhi since 2007. The details along with estimated cost, cost overrun and status of each of these projects is given in Annexure.

*****

## Annexure

## (Rs. i n crore s)

|   S. No. | Name of the Project /Year of Sanction                                                        |   Estimated Cost | Completion Cost   | Present Status / Reason for Cost overrun, if any.                                                                                                                                                                                                                       |
|----------|----------------------------------------------------------------------------------------------|------------------|-------------------|-------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------|
|        1 | Covering of Nallah PH.- II/2010                                                              |            24.5  | 26.95             | Completed. The HT line running above the nallah was to be shifted by the BSES. The delay was on account of rainy season during which the peak flow of water abstained the execution of work. Shifting of trunk sewer line was also delayed which was to be done by MCD. |
|        2 | Renovation of OPD and developing OPD in Old laundry block/2009                               |            15.84 | 17.00             | Completed. Scope of work increased.                                                                                                                                                                                                                                     |
|        3 | Connecting Ansari Nagar CampusE&W and with Trauma Centre with Motorable subway/2011          |            50.5  | 39.00             | Completed. No cost overrun.                                                                                                                                                                                                                                             |
|        4 | Construction of Underground parking at AIIMS -435 cars/2011                                  |            55.83 | 60.00             | Completed. Cost increased due to scope and extra items executed as per actual requirement at site.                                                                                                                                                                      |
|        5 | Jhajjar out reach OPD/2010                                                                   |            14.5  | 14.57             | Completed. Cost overrun was due to change in scope of work as per site requirement.                                                                                                                                                                                     |
|        6 | Convergence Block/2010                                                                       |            63.77 | 62.03             | Completed. No cost overrun.                                                                                                                                                                                                                                             |
|        7 | Dining Block/2010                                                                            |            13    | 13.00             | Completed. No cost overrun.                                                                                                                                                                                                                                             |
|        8 | Dharamshala/ Night Shelter at Trauma Centre/2012                                             |            29    | 27.00             | Completed. No cost overrun.                                                                                                                                                                                                                                             |
|        9 | Cafeteria/2013                                                                               |            10.49 | 10.24             | Completed. No cost overrun.                                                                                                                                                                                                                                             |
|       10 | Construction of boundary wall and providing street light at 300 acres campus at Jhajjar/2010 |             6    | 4.95              | Completed. No cost overrun.                                                                                                                                                                                                                                             |
|       11 | Trauma Expansion/2012                                                                        |            35    | 32.63             | Completed. No cost overrun.                                                                                                                                                                                                                                             |
|       12 | Hostel Block/2010                                                                            |           106.12 | -                 | 95% completed                                                                                                                                                                                                                                                           |
|       13 | Surgical Block/2010                                                                          |           100.29 | -                 | 99% structure completed                                                                                                                                                                                                                                                 |
|       14 | Mother& Child Block/2010                                                                     |           290.7  | -                 | 60% completed                                                                                                                                                                                                                                                           |

|   15. | OPD At Masjid Moth/2014                           |   583.00 | -   | 60% completed            |
|-------|---------------------------------------------------|----------|-----|--------------------------|
|    16 | National Cancer Institute at Jhajjar Haryana/2013 |  2035    | -   | 55% structure completed  |
|    17 | Burns &Plastic Surgery/2015                       |   247.85 | -   | 35% structure completed  |
|    18 | Hostel Block -IV/2013                             |    32    | -   | 75% work completed       |
|    19 | New Paid Ward/2015                                |   112    | -   | 25% structure completed  |
|    20 | Centre for Geriatrics/2016                        |   250    | --  | Awarded                  |
|    21 | Redevelopment of different campuses of AIIMS/2016 |  4441    | --- | MoUsigned with NBCC      |
|    22 | Construction of BSL3& 4/2016                      |     8.03 | -   | Tender Process Completed |
|    23 | Construction of STP/2016                          |     9.7  | -   | Tender Process Completed |