Title: Construction project scheduling and control
Description: Written by a career construction professional, this text about scheduling and project lays out all steps clearly with solved and unsolved exercises that cover each subject. Computer software programs for construction are included for each chapter, along with examination of precedence networks as the realistic solution to scheduling. Also explored are new concepts in CPM scheduling such as the author's own Dynamic Minimum Lag technique. Addressing the average student, Construction Project Scheduling and Control skillfully guides readers through every aspect of a construction project, no matter.
Subjects: Building, Engineering: Construction, Construction industry, Management, Production scheduling, Engineering, Superintendence, Building, superintendence, Construction industry, management, Production management, Construction scheduling