Delay and disruption in construction contracts
Edition: Fifth Edition.
Series: Construction practice series
Publisher: Informa Law from Routledge
Published: 2016
Place of publication: Abingdon, Oxon ; New York, NY
Language: eng
ISBN-13: 9781138940666; 9781315673950
Subjects: Construction contracts
Table of contents: title: Introduction and terminology; title: The risk of development; title: Project procurement; title: Standard form provisions for time and cost; title: Notices, claims and early warnings; title: Extensions of time and time at large; title: Planning and programming; title: Presentation and approval of programmes; title: Revising, updating, monitoring and reporting; title: Project control; title: Mitigation, recovery and acceleration; title: Variation and change; title: Construction records; title: Cause and effect; title: Forensic programme analysis; title: Float and time contingencies; title: Disruption to progress and lost productivity; title: Concurrency, parallelism and pacing; title: Total time, total loss and global claim; title: Apportionment; title: Damages; title: Settlements and dispute resolution; title: Adjudication in the united kingdom; title: Dispute boards; title: Mandatory laws in international construction contracts.