Microsoft Project 2013 Essentials
Publisher: Bookboon.com
Published: 2013
ISBN-13: 9788740311419
Table of contents: title: Sisältö; title: Getting Help in Microsoft Project 2013; title: What is Microsoft Project 2013 ?; title: The Project Screen; title: What’s New in Microsoft Project 2013 ?; title: The Ribbon; title: The Task Ribbon; title: The Backstage View; title: Settings; title: Tools – Options Now Backstage; title: Setting the Project Options for your Project in Microsoft Project 2013; title: Set a Start Date or a Finish Date for the Project; title: Setting Public Holidays; title: Default Duration; title: Changing the Default Duration; title: Task Options; title: Tasks; title: Entering a task name and duration; title: Selecting Parts of the Screen; title: Outlining; title: What is Outlining; title: Saving Projects; title: Adding Notes to a Task; title: Creating Hyperlinks to other documents; title: Creating the Schedule; title: Creating Links between tasks – When Automatically Scheduled; title: Changing the Link type; title: Creating Links between Tasks that are Manually Scheduled; title: Zooming; title: The Timeline; title: Lag and Lead; title: Recurring Tasks; title: Splitting Tasks; title: Creating and Assigning Resources; title: Creating Resources; title: The View Ribbon – Resource Views; title: Creating a Material Resource; title: Setting Resource Availability; title: Setting Individual Resource Holidays; title: Task Durations and Resources; title: Assigning resources to tasks; title: The Team Planner View; title: Filtering your project; title: Grouping your Tasks; title: Grouping Resources; title: Emailing Resources; title: Create a new Working Time Calendar; title: The Calendar View; title: Switching to Calendar View; title: Setting the Time Period; title: To Show a Weekly View; title: Customise the TimeScale; title: Show a Five Day Work Week; title: Format the Time Scale; title: Layout Tasks; title: Showing Resource Tasks in the calendar; title: Bringing it all together; title: How to plan a project; title: Evaluate your Schedule; title: What should I check?; title: How can Microsoft Project 2013 help me meet my deadline?; title: The Critical Path; title: What is the Critical Path?; title: What are the benefits of seeing the Critical Path?; title: Display the Critical Path; title: Format the Gantt chart to display the Critical Path; title: Filter for Critical Tasks; title: The Tracking Gantt; title: Format Text Styles to show the Critical Path; title: Slack; title: Tightening the Critical Path; title: Combined Views; title: Over Allocation; title: Team Planner View; title: Constraints and Deadlines; title: What is a Deadline?; title: Your Project is now ready to go; title: Set the Baseline; title: Make the changes; title: Update the Project to Reflect Progress; title: Rescheduling Incomplete Work; title: What is meant by rescheduling?; title: Comparing with the Baseline; title: Interim Plans; title: Formatting the Gantt chart; title: Changing the colours of the Gantt chart; title: Format the Bar Styles; title: Format Bar Text; title: Adding a Project Summary Task; title: Summary Tasks; title: Outline Numbers; title: Formatting Non-Working times in the Gantt chart; title: Format the Current Date; title: Format the Status Date; title: Format Text Styles in the Table; title: Templates; title: What advantages are there to creating a template?; title: Copying a picture of a Project into another program; title: Printing and Reports; title: To Preview how your Project will print; title: To print the Gantt chart; title: Updating the Legend; title: Printing the Calendar; title: How to Customise the Ribbon; title: To add a page break; title: Reports; title: What benefits do I gain by creating a Report?; title: Appendices; title: Working with more than one project; title: Elapsed Time; title: Costs; title: Glossary