Pre-Project planning of Capital Facilities at NASA
By: by Benjamin John Barrow
Publisher: Available from National Technical Information Service
Published: 1999
Place of publication: Springfield, Va
Language: eng
Number of pages: 118
Description: This thesis details the development of a NASA specific Project Definition Rating Index (PDRI) tool. This tool is to be used as a checklist for determining the necessary steps to follow in defining project scope and as a means to monitor progress and assess scope definition completeness at various stages during the NASA Pre-Project Planning process. This thesis also describes and identifies specific points in the NASA Capital Facility Programming Cycle for the performance of PDRI assessments.
Notes: "December 1999".

Thesis (M.S. in Engineering) the University of Texas at Austin, December 1999.

Includes bibliographical references (leaf 117).

Approved for public release; distribution unlimited.

Also available online.

Mode of access: World Wide Web.

System requirements: Adobe Acrobat reader.

dk/dk cc:9116 02/09/00