An evaluation of the time constrained and resource constrained scheduling features of commercially available project management software
By: John Sheppard Norwood
Publisher: Available from National Technical Information Service
Published: 1996
Place of publication: Springfield, Va
Language: eng
Number of pages: 80
Description: The major suppliers of commercially available project management software were      identified. These suppliers were surveyed to ascertain the nature of the time constrained and      resource constrained scheduling effectiveness provided by the software. The survey also      identifies the major features of the software as well as the minimum and recommended      computer hardware requirements for the software. The software suppliers were all      provided with the same sample network for time constrained and resource constrained      scheduling. The results of the scheduling calculations are analyzed to evaluate the      effectiveness of the software's procedures. No specific recommendations or opinions are      given concerning any of the individual software products or suppliers.
Notes: "Myy 1996."

Thesis (M.S. in Engineering) the University of Texas at Austin, May 1996.

Includes bibliographical references (p. 78-79)

Approved for public release; distribution unlimited.

Also available online.

Mode of access: World Wide Web.

System requirements: Adobe Acrobat Reader.

dk/dk cc:9116 6/12/97