Integrated cost-schedule risk analysis
By: David Hulett
Publisher: Gower
Published: 2011
Place of publication: Farnham, Surrey; Burlington, VT
Language: eng
Number of pages: 218
ISBN-13: 9780566091667; 9781409428121
Subjects: Cost control; Project management; Risk assessment; Industrial Costs
Notes: Includes bibliographical references and index.
Table of contents: title: Why conduct risk analysis?; title: Cost risk analysis: the basics; title: What is Monte Carlo analysis and how does it apply?; title: Collecting high quality data on cost risk methods and challenges; title: The correlation between common project element costs; title: Using risk register risks to drive the cost risk analysis; title: Preparing for integrated cost and schedule risk analysis; title: Essentials of integrated cost and schedule risk analysis; title: Integrated analysis method and case study basic results; title: Integrated cost and schedule risk analysis advanced results; title: Summary of integrated cost and schedule risk analysis.