djmitche/etherproj — Issue #15: Overlap ordering where possible
Author: djmitche
Created: 2012-02-11 23:15:24+00:00
State: open
Labels: rendering, solver

If two tasks do not overlap in time, but their dependencies give them adjacent placement, they can have the same order (vertical position).

For example,

task pre:
when: Dec 13

task mid1:
after: pre

task mid2:
after: pre
when: Dec 19

task post:
after: mid1
after: mid2

in this case, mid1 and mid2 could be on the same line in the gantt chart.