Today marks the entry of the final phase of the launch campaign which started on October 14th. With the unpacking, the Plymouth controls, some minor modifications of the thermal insulation of the attitude control systems on Fregat followed by the autonomous electrical verifications of the versatile Fregat upper stage. The preintegration of the four lateral boosters, the first stage, with the core stage, the block A or also called the second stage of the Suez launcher, was performed during the second half of October. Final assembly and testing of the vehicle started on November 25th. Some days prior to the beginning of the combined operations. My name is Cyril Pauroy, the mission director for the flight VA 23. The launch company began on the 16th of October, earlier than scheduled, due to a request from Airbus, who optimizes the transportation cost for careps by sharing the same autonomous Zantiba one of the passengers of the flight VA 250. Andreles, one of the auxiliary payloads, arrived also in the same autonomous. After the rival, careps performed some help checks for two weeks, and then, beginning a standby phase, the satellite was transferred to the ASTive A through the clean corridor for the proponent loading. The fueling and the pre-suzation were performed in one day on the 23rd of November. After the meeting on the adapter, careps was encapsulated inside the airspace, the multiple launch structure for Soyuz. I sat, arrived by freight and the Air Force flight on the 21st of November. The preparation company lasted two, three days before being ready for the meeting. Upset, the third and last auxiliary payload, arrived by on luggage on the Air Force flight on the 27th of November. The three auxiliary payloads were metered on the other place on the 13th of November. Cosmos came at second generation. The main passenger arrived by on and off on the 12th of November for three weeks of repression inside the S1A building. We transferred the satellite to S3D building for the proponent loading. Forget was brought into the FQ, forget fueling facility on November 7th for the pre-suzation of the Helium vessels to flight level and the fueling of the store-bore propellant tanks. After the final preparations, forget was transferred on December 5th to the S3B, the spacecraft fueling and preparation facilities. The airspace, with careps, onjels, I sat and upset, was integrated onto the forgot on the 6th of December. Finally, Cosmos came at second generation, was integrated onto the airspace on the 9th of December, completing all the satellite activities. The rollout of the three stage from the Miq Building to the launch pad has been performed on D-3 last Thursday, as well as the transfer of the upper composite and the forget from the S3B onto the launcher. A special thank you goes to all the operational teams for the UJ efforts and contributions. Take us through this very smooth launch and so far. Thank you for watching.