Neelum–Jhelum Hydropower Plant. The Neelum–Jhelum Hydropower Plant is part of a run-of-the-river hydroelectric power project in Azad Kashmir (AJK) designed to divert water from the Neelum River to a power station on the Jhelum River. The power station is located  south of Muzaffarabad, and has an installed capacity of 969 MW. Construction on the project began in 2008 after a Chinese consortium was awarded the construction contract in July 2007. After many years of delays, the first generator was commissioned in April 2018 and the entire project was completed in August 2018 when the fourth and last unit was synchronized with the national grid on 13 August and attained its maximum generation capacity of 969 MW on 14 August 2018. It will generate 5,150 GWh (gigawatt hour) per year at the levelised tariff of Rs 13.50 per unit for 30 years.

The plant had managed to reach 1040 MW production on a few occasions, which is beyond its capacity and a rare precedence in hydel power sector.

Background
After being approved in 1989, the design was improved, increasing the tunnel length and generation capacity. The project was intended to begin in 2002 and be completed in 2008 but this time-frame experienced significant delays due to problems meeting rising costs. Additionally, the 2005 Kashmir earthquake which devastated the region required a redesign of the project to conform to more stringent seismic standards.

On 7 July 2007, the China consortium CGGC-CMEC (Gezhouba Group and China National Machinery Import and Export Corporation) were offered a contract to construct the dam and power station. Terms were settled by the end of the year and in January 2008, the letter of commencement was issued. On 8 February, Pakistan's President Pervez Musharraf announced that the project would begin. In October 2011, the diversion tunnel required to reroute the Neelum River around the dam site was completed.

On 1 November, Pakistan's Prime Minister Syed Yusuf Raza Gilani publicly stated his concern for the project's delay. At its appraisal in 1989, it was to cost $167 million USD (2011) and after another redesign in 2005, that cost rose to $935 million USD (2011). Currently costs have risen to $2.89 billion USD (2011). The project was constructed under the supervision of the Water and Power Development Authority (WAPDA) and funding was achieved through the Neelum Jhelum Hydropower Company, taxes, bond offerings, middle-eastern and Chinese banks. WAPDA successfully secured loans from a consortium of Chinese banks and from Middle East. Tunnel-boring machines (TBM) were brought to help speed up the excavation of the remaining tunnels. They became operational in February 2013. The project was 66 percent complete as of August 2013 while at the same time the diversion tunnel was 75 percent complete. US$475 million in funding was still not secured by the Economic Affairs Division at that time. In mid-2014, Prime Minister Nawaz Sharif visited the construction site and expressed the hope that at least one generator would be operational by mid-2015. On 24 December 2014 a wall near the diversion tunnel's intake collapsed, killing four workers including a Chinese engineer. On 5 November 2016, the project entered into terminal phase with 100 percent perfect design while achieving 85.5 percent progress and is heading towards completion despite all delays in release of funds, weather conditions, non-availability of power during early stage of construction and delays in land acquisition.

In March 2017, it was reported that the cost of the dam had escalated to PKR 500 billion. thus the cost of electricity from Neelum Jhelum will be Pakistani Rupees 20 per unit.

All the civil work including tunnel boring, installation of generators and turbines was completed and water filling of the dam began on 17 October 2017 to put it on the test.

In October 2017, residents of Muzaffarabad expressed serious concerns that the commissioning of Neelum Jhelum project will drastically reduce the flow of Neelum river thru Muzaffarabad town.

In January 2018, it was reported that the retaining wall of the rock filled dam has got shifted by 18mm from its original position in Nov 2017 when the dam was loaded to design height of 1017 meter. The electricity generation from the dam may be delayed to June–July 2018.

In early March 2018, it was reported that the filling of water in the head race tunnel has started and the first unit will start electricity generation by end-March, followed by the second, third and fourth units at one month intervals respectively.

In April 2018, the first unit of 242.25 MW was commissioned at a levelised tariff of Rs 13.50 per unit.

The strategically crucial Neelum-Jhelum Hydropower Project achieved a historic landmark, as the project attained its maximum generation capacity of 969 megawatts (MW) on 14 August 2018.

Impact of India's Kishanganga Project
 
In 2007, India began construction of a run of the river power station on the Neelum River (called Kishanganga in India) upstream of the  Neelum–Jhelum Dam. The Kishanganga Hydroelectric Plant operates in a similar way to the  Neelum–Jhelum, using a dam to divert a portion of the Neelum waters () to a power station before it is discharged into Bonar Nalla, another tributary of Jhelum. Pakistan has estimated that, as a result of the Kishanganga project, it would experience a 21 percent reduction in the waters of Neelum in Pakistan, causing a 10 percent reduction in the power generated by Neelum–Jhelum. 

In 2010, Pakistan raised a dispute under the Indus Waters Treaty, taking it to the Permanent Court of Arbitration. The court ruled that India was permitted to divert waters from one tributary to another for power generation, and it had priority as it started the Kishanganga project before Neelum–Jhelum.

The Kishanganga project became operational on 19 May 2018.

Design and operation
The Neelum–Jhelum Dam is a  tall and  long gravity dam. It withholds a pondage (reservoir) with a   capacity of which   is peak storage. The dam diverts up to  of the Neelum southeast into a  long head-race tunnel, the first  of the head-race is two tunnels which later meet into one. The tunnel passes  below the Jhelum River and through its bend. At the terminus of the tunnel, the water reaches the surge chamber which contains a  tall surge shaft (to prevent water hammer) and a  long surge tunnel. From the surge chamber, the water is split into four different penstocks which feed each of the four 242.25 MW Francis turbine-generators in the underground power house. After being used to generate electricity, the water is discharged southeast back into the Jhelum River at  through a  long tail-race tunnel. The drop in elevation between the dam and power station afford an average hydraulic head of  . 

The tail race tunnel of the dam cracked, collapsed and got blocked in July 2022 leading to the shutdown of the power plant. It resumed power generation on August 9, 2023 after the completion of restoration works in the tail race tunnel. Repairs of 3.5km TRT cost the nation about Rs6bn, in addition to about Rs37bn in energy loss during repairs, maintenance, and testing over the following 20 months. WAPDA has filed about Rs43bn insurance claims for the losses. On April 3, 2024, electricity generation from the Neelum-Jhelum Hydel Power Station was restricted to 530 MW due to decrease in head race tunnel pressure. On May 3, 2024, electricity generation from the Neelum-Jhelum Hydel Power Station was stopped for the physical inspection of the head race tunnel to locate and fix the problem.

Corruption allegations
It is alleged that the procurement of TBM machines resulted in $74 million in kickbacks, according to Transparency International Pakistan.

See also 

 List of dams and reservoirs in Pakistan
 List of power stations in Pakistan
 Satpara Dam
 Allai Khwar Hydropower Project
 Gomal Zam Dam
 Tarbela Dam

References

Dams in Pakistan
Hydroelectric power stations in Pakistan
Run-of-the-river power stations
Dams on the Neelum (Kishanganga) River
Buildings and structures in Azad Kashmir
Gravity dams
Underground power stations