MOSE. MOSE () is a project intended to protect the city of Venice, Italy, and the Venetian Lagoon from flooding.

The project is an integrated system consisting of rows of mobile gates, installed on the seafloor at the Lido, Malamocco, and Chioggia inlets, that can be raised to temporarily seal off the Venetian Lagoon from the Adriatic Sea during acqua alta high tides. Together with other measures, such as coastal reinforcement, elevating of quaysides, and paving and improvement of the lagoon, MOSE is designed to protect Venice and the lagoon from tides of up to . As of 2023, the floodgates are raised for tides forecast to be more than . 

The Consorzio Venezia Nuova is responsible for the work on behalf of the Ministry of Infrastructure and Transport – Venice Water Authority. Construction began simultaneously in 2003. On 10 July 2020, the first full test was successfully completed, and after multiple delays, cost overruns, and scandals resulted in the project missing both its 2018 completion deadline (originally a 2011 deadline) and its 2021 deadline, and is now to be finished in 2025. On 3 October 2020, the MOSE was activated for the first time in the occurrence of a high tide event, preventing some of the low-lying parts of the city (in particular piazza San Marco) from being flooded. In 2020, the experts who had conceived a set of three floodgates separating the Adriatic Sea from Venice estimated that each year they would have to raise the floodgates 5 times. Within two years after the inaugural raising of the floodgates, MOSE was activated 49 times.

Origin of the name 
Before the acronym was used to describe the entire flood protection system, MOSE referred to the 1:1 scale prototype of a gate that had been tested between 1988 and 1992 at the Lido inlet.
The name also holds a secondary meaning: "MOSE" alludes to the biblical character Moses ("Mosè" in Italian), who is remembered for parting the Red Sea.

Context 

MOSE is part of a General Plan of Interventions to safeguard Venice and the lagoon. The project was begun in 1987 by the Ministry of Infrastructure through the Venice Water Authority (the Ministry's operational arm in the lagoon) and the concessionary Consorzio Venezia Nuova. The measures already completed or underway along the coastline and in the lagoon are the most important environmental defense, restoration, and improvement program ever implemented by the Italian State.

In parallel with the construction of MOSE, the Venice Water Authority and Venice Local Authority are raising quaysides and paving in the city in order to protect built-up areas in the lagoon from medium high tides (below , the height at which the mobile barriers will come into operation). These measures are extremely complex, particularly in urban settings such as Venice and Chioggia where the raising must take account of the delicate architectural and monumental context.
Measures to improve the shallow lagoon environment are aimed at slowing degradation of the morphological structures caused by subsidence, eustatism, and erosion due to waves and wash. Work is underway throughout the lagoon basin to protect, reconstruct, and renaturalise salt marshes, mud flats and shallows; restore the environment of the smaller islands; and dredge lagoon canals and channels.

Important activities are also underway to redress pollution in the industrial area of Porto Marghera, at the edge of the central lagoon. Islands formerly used as rubbish dumps are being secured while industrial canals are being consolidated and sealed after removal of their polluted sediments.

Baby MOSE

'Baby MOSE' is the flood defence system protecting Chioggia from the most frequently occurring high waters, up to a maximum of 130 cm.

Completed in the summer of 2012, it consists of two movable sluices located at the ends of the Vena canal - the canal that crosses the centre of Chioggia from North to South. These can be raised in a few minutes and protect the center of Chioggia from the most frequent high waters.

The two sluices (Vigo and Santa Maria) are equal, 18 m long, 3.3 wide and 80 cm thick; in case of threatening tides, they are raised in eight minutes using hydraulic motors.

Together with raising canal banks and the areas at the edge of the urban centre, completed previously, the babyMose is able to defend from tides up to 130 cm.

The babyMose was completed in time to keep the center of Chioggia dry during the high water of October 2012.

In the case of more extreme high waters, it is necessary to wait for the main MOSE to come into operation, which blocks the entrance of the tide into the lagoon through the closure of the MOSE barriers.

The babyMose, as well as the other interventions of protection and urban redevelopment implemented in Chioggia in recent years, was carried out by the Magistrate of the Waters of Venice, through the Consorzio Venezia Nuova, together with the municipal administration.

Objectives 
The aim of MOSE is to protect the lagoon, its towns, villages, and inhabitants along with its iconic historic, artistic, and environmental heritage from floods, including extreme events.
Although the tide in the lagoon basin is lower than in other areas of the world (where it may reach as high as ), the phenomenon may become significant when associated with atmospheric and meteorological factors such as low pressure and the bora, a north-easterly wind coming from Trieste, or the Sirocco, a hot south-easterly wind. Those conditions push waves into the gulf of Venice. High water is also worsened by rain and water flowing into the lagoon from the drainage basin at 36 inflow points associated with small rivers and canals.

Floods have caused damage since ancient times and have become ever more frequent and intense as a result of the combined effect of eustatism (a rise in sea level) and subsidence (a drop in land level) caused by natural and man-induced phenomena. Today, towns and villages in the lagoon are an average of  lower with respect to the water level than at the beginning of the 1900s and each year, thousands of floods cause serious problems for the inhabitants as well as deterioration of architecture, urban structures and the ecosystem. Over the entire lagoon area, there is also a constant risk of an extreme catastrophic event such as that of 4November 1966 (the great flood) when a tide of  submerged Venice, Chioggia and the other built-up areas.
Floods effects are exacerbated due to greater erosion by the sea caused by human interventions to facilitate port activities (e.g. through the construction of jetties and artificial canals); establishment of the industrial Porto Marghera area; and increased wash from motorized boats, which all aggravate erosion of morphological structures and the foundations of quaysides and buildings.
In the future, the high water phenomenon may be further aggravated by the predicted rise in sea level as a result of global warming.

In this context, MOSE, together with reinforcement of the barrier island, has been designed to provide protection from tides of up to  in height. The aim of MOSE is to protect the lagoon, even if the most pessimistic hypotheses are proven true, such as a rise in sea level of at least .  However, the reports have grown more pessimistic with time compared to when MOSE was originally planned; the 2019 estimate from the IPCC (Intergovernmental Panel on Climate Change) predicts a rise in sea level of between  by 2100 if emissions continue to increase, which MOSE was not designed to handle.

MOSE is flexible and can be operated in different ways according to the characteristics and height of the tide. Given that the gates are independent and can be operated separately, all three inlets can be closed in the case of an exceptional event, the inlets can be closed one at a time according to the winds, atmospheric pressure and height of tide forecast, or again, each inlet can be partially closed.

Exceptionally high waters have struck the city since 1935: levels of 140 cm or greater have been recorded during the following floods, with 12 of the 20 events occurring in the 21st century:

Prior to 1936, the highest levels had been in 1879, when on 25 February the water reached 137.5 cm, and on 21 November 1916, when a level of 136 cm occurred. Since 1936, there have been 17 occasions when the level reached between 130 and 140 cm.

All values were recorded at the monitoring station at Punta della Salute (Punta della Dogana) and refer to the 1897 tidal datum point.

The highest tide in over five decades on 13 November 2019 left 85% of the city flooded. Mayor Luigi Brugnaro blamed the situation on climate change. A Washington Post report provided a more thorough analysis:"The sea level has been rising even more rapidly in Venice than in other parts of the world. At the same time, the city is sinking, the result of tectonic plates shifting below the Italian coast. Those factors together, along with the more frequent extreme weather events associated with climate change, contribute to floods."

Operating principles 

MOSE consists of rows of mobile gates on the seabed at the three inlets that can be raised to temporarily seal off the lagoon from the sea during high tide. There are 78 gates grouped into four barrier rows. At the Lido inlet, the widest, there are two barrier rows of 21 and 20 gates, respectively, linked by an artificial island (the island connecting the two rows of gates at the centre of the Lido inlet also accommodates the technical buildings housing the system operating plant). In addition, there is one row of 19 gates at the Malamocco inlet and one row of 18 gates at the Chioggia inlet.

The gates consist of metal box-type structures  wide for all rows, with a length varying between  and from  thick. The gates are connected to the concrete housing structures with hinges, the technological heart of the system, which allow the gates to move while attached to the housing structures on the seafloor.

Under normal tidal conditions, the gates are full of water and rest in their housing structures. When a high tide is forecast, compressed air is introduced into the gates to empty them of water, causing them to rotate around the axis of the hinges and rise up until they emerge above the water to stop the tide from entering the lagoon. When the tide recedes, the gates are filled with water again and lowered into their housing.

The inlets are closed for an average of between four and five hours, including the time taken for the gates to be raised (about 30 minutes) and lowered (about 15 minutes).

To guarantee navigation and avoid interruption of activities in the Port of Venice, when the mobile barriers are in operation, a main lock is constructed at the Malamocco inlet to allow the transit of large ships; while at the Lido and Chioggia inlets, there are smaller locks to allow emergency vessels, fishing boats and pleasure craft to shelter and transit.

Operating procedure dictates that the gates will be raised for tides of more than  high. The authorities have established this as the optimum height with respect to current sea levels, but the gates can be operated for any level of tide. The MOSE system is flexible: depending on the winds, atmospheric pressure and level of tide, it can oppose the high water in different ways – with simultaneous closure of all three inlets in the case of exceptional tides, by closing just one inlet at a time, or by partially closing each inletgiven that the gates are independentfor medium-high tides.

Chronology 
Following the flood of 4November 1966 when Venice, Chioggia and the other built-up areas in the lagoon were submerged by a tide of , the first Special Law for Venice declared the problem of safeguarding the city to be of "priority national interest". This marked the beginning of a long legislative and technical process to guarantee Venice and the lagoon an effective sea defence system.

To this end, in 1975 the State Ministry of Public Works issued a competitive tender, but the process ended without a project being chosen from those presented as no hypothesis for action satisfied all the mandated requirements. The Ministry subsequently acquired documents presented during the call for tender and passed them to a group of experts commissioned to draw up a project to preserve the hydraulic balance of the lagoon and protect Venice from floods (the "Progettone" of 1981).

A few years later, a further Special Law (Law no. 798/1984) emphasised the need for a unified approach to safeguarding measures, set up a committee for policy, coordination and control of these activities (the "Comitatone", chaired by the President of the Council of Ministers and consisting of representatives of the competent national and local authorities and institutions) and entrusted design and implementation to a single body, the Consorzio Venezia Nuova, recognising its ability to manage the safeguarding activities as a whole.
The Venice Water Authority – Consorzio Venezia Nuova presented a complex system of interventions to safeguard Venice (the REA "Riequilibrio E Ambiente", "Rebalancing and the Environment" Project), which included mobile barriers at the inlets to regulate tides in the lagoon. In this context, between 1988 and 1992, experiments were carried out on a prototype gate (MOdulo Sperimentale Elettromeccanico, hence the name MOSE) and in 1989, a conceptual design for the mobile barriers was drawn up. This was completed in 1992 and subsequently approved by the Higher Council of Public Works then subjected to an Environmental Impact Assessment procedure and further developed as requested by the Comitatone. In 2002 the final design was presented and on 3April 2003, the Comitatone gave the go-ahead for its implementation. The same year, construction sites opened at the three lagoon inlets of Lido, Malamocco and Chioggia.

Construction 

Construction of MOSE was authorised by the "Comitatone" on 3April 2003 and the associated construction sites opened the same year. Work began simultaneously and continues in parallel at the three inlets of Lido, Malamocco and Chioggia. Work on the structural parts (foundations, mobile barrier abutments, gate housing structures), associated structures (breakwaters, small craft harbours, locks) and parts for operating the system (technical buildings, plant) is now at an advanced stage.
Currently about 4000 people are employed in the construction of MOSE.
As well as the construction sites at the inlets, fabrication of the main components of MOSE (the hinges, the technological heart of the system which constrain the gates to their housing and allow them to move, and the gates) is also proceeding. Restructuring of the buildings and spaces in the area of the Venice Arsenal where maintenance of MOSE and management of the system will be located is also underway.

Lagoon inlet construction sites 
Construction of MOSE at the inlets necessitates complex logistical organisation. These are located in a highly delicate environmental context so as to avoid interfering with the surrounding area as far as possible. The sites have been set up on temporary areas of water in order to limit occupation of the land adjacent to the inlets and reduce as far as possible the effect on activities taking place there. Materials (for example, site supplies) and machines are also moved via sea to avoid overloading the road system along the coast. Since the sites opened, all work has been carried out without interrupting transit through the inlet channels.

Below is a description of the work underway and already completed at each inlet, listed in order from North to South.

Lido inlet 

There will be two rows of gates at the Lido inlet (21 mobile gates for the North barrier Lido-Treporti and 20 mobile gates for the South barrier Lido-San Nicolò).

To the north of the inlet (Treporti), a small craft harbour consisting of two basins communicating through a lock, will allow small craft and emergency vessels to shelter and transit when the gates are raised. The sea-side basin was temporarily drained and sealed for use as the site to construct the gate housing structures for this barrier. Once the housing structures had been completed, the area was flooded with water to allow the housing structures to be floated out.

The housing structures for the gates in the north barrier (seven housing structures and two for the abutment connections) were positioned on the seabed. Four of this barrier's gates were installed and manoeuvred for the first time in October 2013; at the end of 2014, the installation of 21 gates was completed and operational for functional testing purposes (the so-called "blank tests").

At the south of the inlet (San Nicolò), the launch and the positioning of seven housing structures and two for the abutment connections has been completed (the structures have been fabricated on a temporary raised area in the Malamocco inlet and will be taken out to sea by a giant mobile platform which functions as a giant elevator).

At the centre of the inlet, a new island has been constructed to act as an intermediate structure between the two rows of mobile gates. This island will accommodate the buildings and plant for operating the gates (construction underway).

Outside the inlet, a  long curved breakwater is almost complete.

Malamocco inlet 

A temporary construction site has been set up alongside the basin to fabricate the gate housing structures to be positioned on the sea bed (Malamocco and Lido San Nicolò barriers, seven housing structures and two for the abutment connections for each barrier have been built).

In April 2014, the lock for the transit of large ships becomes operative to avoid interference with port activities when the gates are in operation.

Positioning of the gate housing structures for the Malamocco barrier was completed in October 2014.

The seabed in the area where the 19 gates will be installed has been reinforced.

Outside the inlet, a  long curved breakwater designed to attenuate tidal currents and define a basin of calm water to protect the lock has been completed.

Chioggia inlet 

Work has been completed to construct a small craft harbour with double lock to guarantee transit of a large number of fishing vessels when the gates are in operation.

The sea-side basin has been temporarily drained and sealed for use as a construction site to fabricate the gate housing structures, as for the Lido north inlet barrier.

Positioning for the gate housing structures was completed in October 2014.

In the inlet channel, the seabed in the area where the 18 gates will be installed has been reinforced.

Outside the inlet, a  long curved breakwater has been completed.

Hinges 

The hinges form the technological heart of the sea defence system. They constrain the gates to the housing structures, allow them to move and connect the gates to the operating plant.
The steel gates consist of a male element ( high and weighing ) connected to the gate, a female element ( high and weighing ) fastened to the housing structure and an attachment assembly to connect the male and female elements.
A total of 156 hinges (two for each gate) will be fabricated, together with a number of reserve elements.

Work progress 
On 10 July 2020, the first full test of the system was successfully conducted. Amid fanfare, the Italian prime minister, Giuseppe Conte, activated the 78 mobile barriers. MOSE is expected to be fully functional by the end of 2025. It was used to actively combat threatened flooding on 3 October 2020.

Venice Arsenal 

Since 2011, the MOSE control centre and management functions for the lagoon system have been located in the Venice Arsenal, symbol of the former trading and military might of the historic Serenissima or "Serene Republic". Numerous historical buildings, in a state of decay and abandonment for decades, have already been restored and reorganisation of the area is underway to accommodate these new activities.
Restoration has enabled a heritage of extraordinary historical and architectural value to be safeguarded and allowed buildings to be recovered and re-utilised. As home to MOSE management and control the arsenal will receive a new lease of life after years of abandonment, allowing its renaissance as a place of innovation and production, with important economic repercussions for the city and local area.

The historic arsenal buildings before and after restoration and construction of infrastructure to accommodate the new functions are shown below.

In the control centre, key decisions will be taken on raising and lowering the mobile barriers according to measurements made by tide gauges positioned in front of the lagoon inlets to record the rising tide in real time. The command to raise the gate will be given when water reaches the level established by the procedure to begin the manoeuvre and guarantee that the water level in the lagoon does not exceed the requisite safe level.

Specifications 
 Four mobile barriers are constructed at the lagoon inlets (two at the Lido inlet, one at Malamocco and one at Chioggia)
 The project has a total of  of mobile barriers
 There are  of linear worksites on land and at sea
 MOSE has a total of 78 gates
 The smallest gate is  (Lido–Treporti row)
 The largest gate is  (Malamocco row)
 One lock for large shipping at the Malamocco inlet enables port activities to continue when the gates are in operation
 Three small locks (two at Chioggia and one at Lido-Treporti) allow the transit of fishing boats and other smaller vessels when the gates are in operation
 There are 156 hinges, two for each gate and a number of reserve elements
 Each hinge weighs 42 tons
 The gates are designed to withstand a   maximum tide (to date, the highest tide has been )
 MOSE is designed to cope with a  rise in sea level
 30 minutes are required to raise the gates
 15 minutes are required to lower the gates back into their housing structures
 During a tidal event, the inlets remain closed for 4 to 5 hours, including barrier raising and lowering times
 The site currently employs 4,000 people directly or indirectly

Projections 
The MOSE project is estimated to cost €5.496 billion, up €1.3 billion from initial cost projections. On 30 January 2019, the last of the 78 gates was put in place. In November 2019, the project was 94% completed and was expected to be ready by the end of 2021, and later moved to 2025.

Criticism, corruption, and court cases 
The project has met resistance from environmental and conservation groups such as Italia Nostra, and the World Wide Fund for Nature, who have made negative comments about the project.

Criticisms of the MOSE project, which environmentalists and certain political forces have opposed since its inception, relate to the costs to the Italian State of construction, management, and maintenance, which are said to be much higher than those for alternative systems employed by the Netherlands and England to resolve similar problems. In addition, according to the project's opponents, the monolithic integrated system is not "gradual, experimental and reversible" as required by the Special Law for the Safeguarding of Venice. There have also been criticisms of the environmental impact of the barriers, not just at the inlets where complex leveling will be carried out (the seabed must be flat at the barrier installation sites) and the lagoon bed reinforced to accommodate the gates (which will rest on thousands of concrete piles driven deep underground), but also on the hydrogeological balance and delicate ecosystem of the lagoon.
The NO MOSE front also emphasises what could be a number of critical points in the structure of the system and its inability to cope with predicted rises in sea level.

Over the years, nine appeals have been presented, eight of which have been rejected by the TAR (Tribunale Amministrativo Regionale, meaning the Regional Administrative Tribunal) and the Council of State. The ninth, currently under evaluation by the TAR, was presented by the Venice Local Authority and contests the favourable opinion of the Safeguard Venice Commission on the commencement of work at the Pellestrina site in the Malamocco inlet. Here, part of the MOSE gate housing caissons will be made using processes which, according to the local authority, could damage a site of special natural interest.

Environmental associations have also requested the intervention of the European Union (EU), as project activities affect sites protected by the Nature 2000 Network and the European Directive on birds. Following a report of 5March 2004 by the Venetian MP Luana Zanella, on 19December 2005 the European Commission opened an infraction procedure against Italy for "pollution of the habitat" of the lagoon. The European Environmental Commission Directorate General considers that as it has "neither identified nor adoptedin relation to the impacts on the area 'IBA 064-Venice Lagoon' resulting from construction of the MOSE projectappropriate measures to prevent pollution and deterioration of the habitat, together with harmful disturbance of birds with significant consequences in the light of the objectives of article 4 of EEC Directive 79/409, the Italian Republic has not fulfilled its obligations under Article 4, Paragraph 4, of EEC Directive 79/409 of the Council of 2April 1979 on the conservation of wild birds."
Although the European Environmental Commission has said that the initiative is not intended to stop MOSE going ahead, the body has called on the Italian Government to produce new information on the impact of the sites and the environmental mitigation structures. The Water Authority and Consorzio Venezia Nuova both confirm that the construction sites are temporary and will be completely restored at the end of the work.

In 2014, 35 people, including Giorgio Orsoni, the Mayor of Venice, were arrested in Italy on corruption charges in connection with the MOSE Project. Orsoni was accused of receiving illicit funds from the Consorzio Venezia Nuova, the consortium behind the construction of the project, which he then used in his campaign to be elected mayor. There were allegations that 20 million euros in public funds had been sent to foreign bank accounts and used to finance political parties.

Following the legal proceedings occurred between 2013 and 2014, that involved part of the management bodies of the Consorzio Venezia Nuova and its Companies, the State intervened in order to ensure the conclusion of the flood defence system: in December 2014, the ANAC (National Anti-Corruption Authority) proposed the extraordinary management of the Consorzio, which followed the appointment of three Special Chief Executive Officers.
The Special Administration of the Consorzio pursued its task to guarantee the proper completion of Mose and to ensure the conclusion of the defense system on 2018.

While MOSE's supporters say it can handle the threat of rising waters from global warming, others have doubted the project can face this challenge.  Luigi D’Alpaos, a professor emeritus of hydraulics, wrote that "MOSE is obsolete and philosophically wrong, conceptually wrong," for example.  The problem is that while the gates could hypothetically deal with rising waters, they could only do so by raising the floodgates so often that they would function as a "near-permanent wall."  This, in turn, would devastate the lagoon's drainage and interchange with the Adriatic Sea; Venice's lagoon would become a "stagnant pool for algae and waste" if the gates were usually left up.

See also 
 Acqua alta
 Flood control
 Floodgate
 Oosterscheldekering, part of the Delta Works
 Saint Petersburg Dam (Saint Petersburg Flood Prevention Facility Complex)
 Thames Barrier

Notes

References

External links 

 www.mosevenezia.eu is the website dedicated to activities to safeguard Venice and the lagoon implemented by the Italian State, with a specific section on Mose.
 www.magisacque.it is the website of the Venice Water Authority, a local branch of the Ministry of Infrastructure and Transport whose responsibilities include management, safety and hydraulic protection of the Venice lagoon.
 www.consorziovenezianuova.it is the website of the Consorzio Venezia Nuova, the Ministry of Infrastructure and Transport – Venice Water Authority concessionary for implementing the measures to safeguard Venice and the lagoon delegated to the State.
 www.comune.venezia.it – City of Venice official website.
 

Buildings and structures in Venice
Buildings and structures under construction in Italy
Environmental engineering
Flood barriers
Flood control in Italy
Geography of Venice
Hydrology
Science and technology in Italy