Chiltern tunnel. The Chiltern Tunnel is a high-speed railway tunnel currently under construction in Buckinghamshire and Hertfordshire, England, and will upon completion carry the High Speed 2 (HS2) railway line under the Chiltern Hills. The twin-bore tunnels, which are  long, will be the longest on the HS2 line. Each tunnel will also have additional  entry and  exit perforated concrete portals to reduce sudden changes in air pressure and subsequent noise.

A contract for the tunnel's construction was awarded in 2017; preparatory work commenced during the following year. In May 2021, it was announced that excavation had commenced. The boring process, which was largely performed by a pair of tunnel boring machines (TBMs), advanced at an average speed of  per day; both TBMs completed their drives by March 2024.

History
The construction of the High Speed 2 (HS2) railway involves numerous major civil engineering works along its intended route, with construction periodical New Civil Engineer describing the Chiltern Hills as "HS2’s biggest and potentially most challenging site". Of the  of tunnels that are to be bored to accommodate the line, around  will be bored for the Chiltern Tunnel alone.

The design of the tunnel has been subject to changes during the planning stages of the project. During August 2015, it was announced that the tunnels would be extended  north; this revision has allowed for the replacement of a separate planned cut-and-cover tunnel, as well as avoiding the destruction of around  of woodland such as Farthings Wood. During 2017, Contract C1 (Central 1), which covers the 21.6km section of the line that the Chiltern tunnels comes within, was awarded to the Align JV joint venture, comprising Bouygues Travaux Publics, Sir Robert McAlpine and VolkerFitzpatrick. The two tunnel boring machines were supplied by Herrenknecht and were delivered to the site in December 2020.

Design
The basic configuration of the tunnel consists of a pair of parallel bores, which are to be excavated by a pair of tunnel boring machines (TBMs). Each TBM weighs around 2,000tonnes, has a length of , and has been specially customised to suit the local geology, which primarily consists of chalk and flint. Staff are conveyed between the surface and the TBM using people carriers, which will have up to a one-hour transit time towards the later years of the boring. While both TBMs are intended to be operational simultaneously throughout the majority of the work, due to sensitivities surrounding the M25 motorway, only one TBM will be active at a time while within close proximity to this key trunk route.

The southern entrance to the tunnels is aligned with the nearby Colne Valley Viaduct and is near the M25. The pair of tunnels will be  long, with the northern portal near South Heath. At their deepest point, they will be  below ground level; the internal diameter of each bore will be . The completed tunnel will have a total of forty cross passages linking the two separate bores and five  diameter shafts used for both ventilation and emergency access purposes between  and  deep. These are located at Chalfont St Peter, Chalfont St Giles, Amersham, Little Missenden and Chesham Road - the latter of which is an intervention shaft for emergencies. These vents are all to be fitted with headhouses, produced through engagement with both the Chilterns AONB Review Group and Buckinghamshire Council.  The surface elements of the St Giles shaft have been intentionally disguised as agricultural buildings.  The initial design of the Amersham vent shaft headhouse was modified after being criticised due to its design being reportedly out of keeping with the location, and after several iterations the design is at its final approval stage.

The tunnel will have porous portals (a form of tunnel entrance hood) that extends for up to  beyond the end of the bored section in the hillside - this is to dissipate the pressure wave built up by trains at line speed, thus reducing the adverse effects of audible "sonic boom" in line with environmental commitments.

Construction
In July 2020, work was completed on a  high headwall at the southern end, at , close to the M25 motorway. To accommodate workers during the construction phase, a temporary facility containing accommodation and various amenities has been constructed on site; this site will also be used to support the construction of the nearby Colne Valley Viaduct as well.

During September 2020, final preparations for the arrival of the first of the two TBMs were made, and both arrived on site in December that year. During March 2021, the first section of fibre-reinforced concrete tunnel lining was cast; this is produced onsite at a purpose-built facility near to the southern portal, which is capable of manufacturing up to 49 sections at a time. A total of 56,000 precisely-engineered sections were required to complete each tunnel.

Excavation commenced on 13 May 2021, with completion estimated around March 2024. During the following month, it was reported that the first TBM had been advancing at a typical speed of  per day. Each TBM was operated by a crew of 17 working in 12-hour shifts, while surface logistics and support for the boring work was provided by over 100 people on the surface. During June 2021, the second TBM commenced boring as well. The two TBMs were named Florence (after Victorian social reformer and nurse Florence Nightingale) and Cecilia (after astrophysicist Cecilia Payne-Gaposchkin) following a national vote on names suggested by local schools.

The first stage of the drive (from the south portal to the Chalfont St Peter ventilation shaft) was completed in March 2022, and the first of the cross passages between the main running tunnels were completed in August that year. The Chalfont St Giles ventilation shaft was reached in October 2022, Amersham in March 2023, Little Missenden in August, and Chesham Road in December the same year.

The chalk excavated during the boring of the tunnels is to be used to create a nature reserve covering  in the vicinity of the southern portals; for this purpose, measures for the temporary storage and treatment of up to  of chalk slurry were provisioned onsite prior to excavation commencing. Approval for this scheme was issued in May 2021.

One of the tunnel bores was temporarily evacuated in May 2022 following a fire on a personnel transportation vehicle. No personnel were injured and the tunnel itself was undamaged after the fire was brought under control.

Tunnelling work was unaffected by the formation of a sinkhole, estimated to be  deep and  wide, near Shardeloes Lake, Amersham in May 2023, although an investigation was launched by the Environment Agency into the causes of the ground collapse. The resulting inquiry found that the local water supply was not contaminated, and the sinkhole was filled with  of chalk in September 2023. Further work to ensure the hole is filled was completed in early 2024. Another sinkhole formed in November 2023 near Hedgemoor Wood, Hyde Heath, and two more followed in February 2024 adjacent to Frith Hill in South Heath, although tunnelling remained unaffected in both cases.

By November 2023, nineteen of the thirty-eight mined cross passages had been completed.

Florence's progress was hampered significantly during the last few weeks of her drive by a geology change, as the final 140m to the north portal replaced the usual chalk with a more clay-like substance, causing several blockages in the slurry pipes. Despite these late challenges, overall the drive was reported to be smooth, with Align JV tunnelling lead Didier Jacques reporting that during 2023 the TBM team achieved an “incredible” average of 20m a day. The record progress for one day was 42m and the record for a week was 226m. In one calendar month of October 2023, 850m of progress was made.

TBM Florence broke through at the north portal in South Heath on 27 February 2024, with Cecilia following suit on 22 March.

References

External links 
 HS2 - Chiltern Tunnel

High Speed 2
Tunnels in Buckinghamshire
Railway tunnels in England
Buildings and structures under construction in the United Kingdom
Rail infrastructure under construction