Snowstorm Daily Scrum Archive/02222011

__TOC__
== Sprint 11, ends 02.28.11 ==
== Tuesday, February 22 ==
=== General Notes ===
----
* 2.6 is delayed as we rework some processes
* MMOTD: Oz
===Team Status===
----
==== Merov Linden ====
----
PAST
* STORM-987 : llimage_libtest: Output image data and compression/decompression perf, document this tool on the wiki somewhere
* Autobuild Hackathon :
** Fixed autobuild viewer Mac build
** kdu: Builds on Mac and Windows. Still fails on Linux which is really odd since that's the one platform where nothing changed with autobuild...
* Worked on some mapserver fixes (internal)
FUTURE
* OPEN-4: fmod
* STORM-987 : llimage_libtest: Add image stats output
IMPEDIMENTS
* none
==== Oz Linden ====
----
PAST
* Visual Studio 2010 Hackathon
FUTURE
* Merge Monkey
** 4 issues in queue
* Figure out where we are after Hackathon
IMPEDIMENTS
* none
==== Q Linden ====
----
PAST
* long weekend
* planning
* documentation
* hackathon
 
FUTURE
* planning
* documentation
* hackathon wrapup 
IMPEDIMENTS
* none
==== Bao Linden ====
----
PAST
* finished memory leaking fix and refinement for VBO.
FUTURE
* wrap up STORM-336 (memory leak)
* work on the merge issues for the memory management project, 
* create a QAR for it if possible.
IMPEDIMENTS
* none
==== Wolf ====
PAST
* Starting investigation for Storm-323 (redundant popups)
FUTURE
* Continue work on Storm-323; No impediments
IMPEDIMENTS
* none
==== Grumpity ProductEngine ====
----
PAST
* Sprint 11 has been extended. 
** Due to hackathon and holiday on monday, we aren’t ready to wrap up yet. 
** Sprint Retrospective is friday 2/25. Spring Planning is monday 2/28
FUTURE
* STORM cleanup in jira
* meet with Geo to figure out better scrum process with our constraints
* update Team status summaries
* prep for sprint wrapup and planning
IMPEDIMENTS
* none
==== Paul ProductEngine ====
----
PAST
* STORY STORM-889 (Put Link/Unlink in Edit Panel)
** Fixed and sent for review.
* BUG STORM-952 (No upload from filepath including national characters like æ, ø and å)
** WIP. Trying to reproduce. Can't give estimate for now as i can't reproduce it.
FUTURE
* BUG STORM-952 (No upload from filepath including national characters like æ, ø and å)
IMPEDIMENTS
* none
==== Seth ProductEngine ====
----
PAST
* STORY (STORM-28) As a User, I want the ability to send my calling card to others.
** Fixed. Posted patch for review.
FUTURE
* BUG (STORM-594) [crashhunters] crash in LLView::handleVisibilityChange(int) [second life unknown]
** Estimated: 6-8 hours.
IMPEDIMENTS
* none
==== Vadim ProductEngine ====
----
PAST
* Story STORM-326 (Create and Save your Windlight Skies/Water as a persistent, new Default setting):
** WIP. ETA: 2d.
FUTURE
* Continue with STORM-326.
IMPEDIMENTS
* none
==== Andrey ProductEngine ====
----
PAST
* completed design of Region/Estate TP
* continued with regression testing of the latest v-d build
** Viewer Messages
** Build Tools
** Group Profile
** Groups SP
** Recent People SP
** Friends SP
** Nearby People SP
** Inspectors
FUTURE
* continue with regression testing
IMPEDIMENTS 
* none
====Jonathan Yap====
----
PAST
* VWR-24460 (Group invite fails to let you join groups when groups maxed even when you leave group)
** Non-trivial issue here. Siana was looking into it too.
* VWR-24877 (Add ability to display beacons for Media on a Prim objects)
** Finished. Will see if this wants to be brought in at an appropriate meeting.
FUTURE
IMPEDIMENTS 
* STORM - 956
** File message_template.msg needs to be pushed into viewer code tree from server code tree.
==== Wolfpup Lowenhar ====
----
PAST
* RL work.
* STORM-941 : emailed Oz and Leyla concerning possible areas that could be causing the problem.
* STORM - 236 : replied to Grumpity's email and also fowarded conversations with richard to Vadim. pused local canges to online repository so that Vadim would have access to them.
* Hackathon : did some local testing and have a bug concerning autobuild system in an Opensource build environment. spent weekend tracking it down as was orginlay though to be cmake related but it actualy is not.
FUTURE
* RL work.
IMPEDIMENTS 
* STORM-236 : time needed for responces from people on west coast.
* Autobuild fails to work for VS2010 on my local system.
* Not enough time to actually work on code.
==== Cummere Mayo ====
----
PAST
*jira cleanup
*testing v-d build
*catching up on rl and sl job related stuff
FUTURE
*jira cleanup 
*ccnaf stuff
IMPEDIMENTS 
* none