Snowstorm Daily Scrum Archive/09132010

== Monday, September 13, 2010 ==
=== General Notes ===
----
* Merge Monkey of the Day: Merov
===Team Status===
----
====Aimee Linden====
----
PAST
* STORM-121 Clean-up of voice client shutdown
FUTURE
* STORM-121 Finish off.
IMPEDIMENTS
* None.
====Tofu Linden====
----
PAST
* llTextBox
* Lots of Integrations!
* Got my TeamCity staging task working
FUTURE
* llTextBox will definitely carry-over to the next sprint, lots still to do
* Some OOO
IMPEDIMENTS
* none.
====Oz Linden====
----
PAST
* Updated review and submission workflow descriptions
* filing some new VWR issues
* fixed Jira helpers around Hippotropolis
* KDU license (met w/ contracts person to get started)
FUTURE
* Work on getting a codereview system set up
* Office Hour
* Wiki updates for getting source
IMPEDIMENTS
* none
====Merov Linden====
----
PAST
* STORM-115, 116, 117, 118: wrote acceptance criteria / test plans for each of those issues
* STORM-106: Chat translator: wrote acceptance criteria / test plan. Pulled into viewer-development.
* VWR-22769 : libPNG build: Boroondas patch is making assumptions on symlinks that are accurate on Linux but not on Mac and Windows. We need to so this differently if at all.
FUTURE
* STORM-104 (VWR-22761) : LLKDU upgrade. More on perf tracking while waiting for license to clear and new version to come.
* Snowglobe backlog: go through that old list and migrate things to Snowstorm.
IMPEDIMENTS
* Kakadu license upgrade
====Q Linden====
----
PAST
* Working on STORM-102 and STORM-103. They are not ready for primtime. Q will tackle those. Would like to get that into the next sprint for a task. 
FUTURE
* Continued work on STORM 102 and STORM 103
* VWR triage
* Prep for Sprint 4
IMPEDIMENTS
* None
====Esbee Linden====
----
PAST
* Send Q draft of Jira VWR workflow notes 
* Set up sprints in GH
* Move Product Backlog to a "Version" in Jira to separate it from incoming bugs
* VWR triage 
FUTURE
* Schedule meeting with Orange, Gentle, and LordGregGreg.
* Send request to XD for friend permissions icons. 
* Write UI customization blog post. 
* Write end of Sprint 3 wrap-up blog post
* VWR triage
* Prep for Sprint 4
* Modify process for sending Viewer ideas/feature requests
 
IMPEDIMENTS
* None
====Paul ProductEngine ====
----
PAST
Thu
*VWR-22890 (Undocked profile panels loses verb buttons after minimize/restore)
**In progress ~ 3 hours.
Fri
* STORM-93 (Appearance > 'Wearing' tab: Add Take off / Detach function to the gear menu)
**Pushed
*STORM-91 (Corrupted vertical scroll bar appears on 'Edit Outfit' panel if height of 'Add More' panel was changed)
** Pushed
*STORM-89 (Undocked profile panels loses verb buttons after minimize/restore)
**Fixed
*VWR-22330 (Remove delay so that inspector affordance appears immediately)
**Investigated and started working on. Estimate ~ 6 hours.
FUTURE
* vacation
IMPEDIMENTS
* none
====Andrew ProductEngine====
----
PAST
Thu:
* Bug VWR-22008 (People you called via Adhoc are not shown in Recent tab).
**Asked Anya question in JIRA
* Bug VWR-22888 (Empty space appears in the top of Home side panel after redocking)
** Looked for fix for a while, found a hack, but fortunately won't need to use it, b/c Vadim's fix for other issue fixes this as well. Reassigned to Vadim.
* STORM-94 (Increase minimum width allowed for undocked panels)
**Fixed, ready for integration.
*STORM-97 (Back button in the undocked Landmark Info panel moves out of panel on width resize)
**Fixed, ready for integration.
*STORM-99 (Select button inside Resident Chooser is disabled if invoke sharing from undocked My Inventory panel)
**Started investigating. No estimate yet. 
Fri
*Bug STORM-99 (Select button inside Resident Chooser is disabled if invoke sharing from undocked My Inventory panel)
** Found both problems causing bug, fixed, need an hour to clean up and polish & will send for review
FUTURE
* Finish STORM-99 (Select button inside Resident Chooser is disabled if invoke sharing from undocked My Inventory panel).
* Create ticket for resize of nearby chat appearing only on click and will start on it. 
* Will clear out tickets currently assigned to mew - a few can be closed. 
IMPEDIMENTS
* none
====Vadim ProductEngine====
----
PAST
Thu
*Bug VWR-22896 aka STORM-92 (Panel state resets on dock/undock): **Fixed.
*Bug VWR-22888 aka STORM-96 (Empty space appears in the top of Home side panel after redocking):
**Fixed.
*Bug STORM-98 (Update art for People and Groups default/placeholder icons):
**Fixed, but asked Epic a question before commit to be safe.
*Major bug VWR-22921 aka STORM-101 (Sidebar settings should be account specific):
**Investigated, asked Andrey, will continue tomorrow
*jira-wrangling
*Fixed Paul's build again (problem with current Linux dist)
*Code review
Fri:
* mostly administrative:
** Fixed tickets with known incorrect status
** Moved VWR tickets to STORM that we will be working on
** Discussed JIRA issues with Sue. She fixed them super-fast
** Code review, meetings, reports
* Bug STORM-98 (Update art for People and Groups default/placeholder icons):
** Fixed.
* Major bug STORM-90 (Only attachments are worn if multi-select items on 'My Outfits' tab and press 'Wear' button):
** Could not reproduce.
*Major bug STORM-101 (Sidebar settings should be account specific):
** WIP, not much progress yet.
FUTURE
* Finish STORM-101 
* Other bugs.
IMPEDIMENTS
* none
====Seth ProductEngine (Sergey)====
----
OOO- Vacation 
====Andrey ProductEngine====
----
PAST
Thu
* prepared checklist for VWR-20694 
* ran VWR-20694 checklist, see shared spreadsheet Sprint2-r209053
* reported and linked bunch of tickets related to VWR-20694
Fri
* almost done regression testing of sidebar panels on r209053, see already shared spreadsheet
FUTURE
* continue regression suite revision
* upcoming build testing (?)
IMPEDIMENTS
* none
====Grumpity ProductEngine (Anya)====
----
PAST
*played with new jira
*workflow followup
*server testing followup
FUTURE
*detachable sidebar & bottom bar review
*transition issues from VWR to STORM?
*update sprint backlog
IMPEDIMENTS
*cannot transition issues from VWR to STORM