Yocto Project v1.2 Status

Yocto Project 1.2 release Status
= Feature/Task Board = 
Scheduled	Design	Design Review	Development	Patch Review	Testing	Done 	Blocked
 	 	 	 	 	 	1461, M1, Beth, 0 	
 	 	 	 	 	 	1580, M1, Jessica, 0 	
 	 	 	 	 	 	1627, M1, Beth, 0 	
 	 	 	 	 	 	1564, M1, Dongxiao, 0	
 	 	 	 	 	 	1644, M1, Bruce, 0 	
 	 	 	 	 	 	1742, M1, Dongxiao, 0	
 	 	 	 	 	 	1743, M1, Dongxiao, 0	
 	 	 	 	 	 	1745, M1, Dongxiao, 0	
 	 	 	 	 	 	1747, M1, Dongxiao, 0	
 	 	 	 	 	 	1732, M1, Dexuan, 0 	
 	 	 	 	 	 	1660, M1, Tom, 0 	
 	 	 	 	 	 	1661, M1, Tom, 0 	
 	 	 	 	 	 	1751, M1, Shane, 0 	
 	 	 	 	 	 	1565, M1, Paul, 0 	
 	 	 	 	 	 	1546, M1, Beth, 0 	
 	 	 	 	 	 	1603, M1, Wenzhong, 0	
 	 	 	 	 	 	1568, M1, Jiajun, 0 	
 	 	 	 	 	 	1776, M1, Beth, 0 	
 	 	 	 	 	 	1642, M2, Darren, 0 	
 	 	 	 	 	 	1647, M2, Daren, 0 	
 	 	 	 	 	 	1744, M2, Shane, 0 	
 	 	 	 	 	 	1748, M2, Shane, 0 	
 	 	 	 	 	 	1566, M2, Paul, 0 	
 	 	 	 	 	 	1847, M2, Liming, 0 	
 	 	 	 	 	 	1734, M2, Edwin, 0 	
 	 	 	 	 	 	1272, M2, Dongxiao, 0	
 	 	 	 	 	 	1572, M2, Dongxiao, 0	
 	 	 	 	 	 	1750, M2, Dongxiao, 0	
 	 	 	 	 	 	1752, M2, Dongxiao, 0	
 	 	 	 	 	 	1775, M2, Dongxiao, 0	
 	 	 	 	 	 	1787, M2, Dongxiao, 0	
 	 	 	 	 	 	1792, M2, Dongxiao, 0	
 	 	 	 	 	 	1872, M2, Dongxiao, 0	
 	 	 	 	 	 	1674, M1, Xiaofeng, 0	
 	 	 	 	 	 	1608, M2, Josh, 0 	
 	 	 	 	 	 	1651, M2, Leizhi, 0 	
 	 	 	 	 	 	1809, M2, Belen, 0 	
 	 	 	 	 	 	1573, M3, Shane, 0 	
 	 	 	 	 	 	1241, M2, Shane, 0 	
 	 	 	 	 	 	1127, M3, ScottG, 0 	
 	 	 	 	 	 	1805, M2, Jessica, 0 	
 	 	 	 	 	 	1638, M2, Bruce, 0 	
 	 	 	 	 	 	1008, M1, ScottG, 0 	
 	 	 	 	 	 	542, M3, Richard, 0 	
 	 	 	 	 	 	1540, M3, Richard, 0 	
 	 	 	 	 	 	1141, M3, Paul, 0 	
 	 	 	 	 	 	1143, M3, Paul, 0 	
 	 	 	 	 	 	1749, M3, Dongxiao, 0	
 	 	 	 	 	 	1630, M3, Tom, 0 	
 	 	 	 	 	 	1620, M3, Nitin, 0 	
 	 	 	 	 	 	1636, M3, Darren, 0 	
 	 	 	 	 	 	1764, M3, Belen, 0 	
 	 	 	 	 	 	717, M3, Josh, 0 	
 	 	 	 	 	 	1740, M3, Kai, 0 	
 	 	 	 	 	 	37, M3, Edwin, 0 	
 	 	 	 	 	 	1555, M3, Lianhao, 0 	
 	 	 	 	 	 	1871, M3, Dongxiao, 0	
 	 	 	 	 	 	1573, M3, Shane, 0 	
 	 	 	 	 	 	1735, M3, Dexuan, 0 	
 	 	 	 	 	 	1589, M3, Liezhi, 0 	
 	 	 	 	 	 	1567, M3, Yi, 0 	
 	 	 	 	 	 	1675, M3, Xiaofeng, 0	
 	 	 	 	 	 	1611, M3, Lianhao, 0 	
 	 	 	 	 	 	1737, M3, Dexuan, 0 	
 	 	 	 	 	 	1126, M2, Lianhao, 0 	
 	 	 	 	 	 	1556, M2, Lianhao, 0 	
 	 	 	 	 	 	1873, M3, Edwin, 0 	
 	 	 	 	 	 	1735, M3, Dexuan, 0 	
 	 	 	 	 	 	1277, M3, Shane, 0 	
 	 	 	 	 	 	1837, M3, Shane, 0 	
 	 	 	 	 	 	718, M3, Xiaofeng, 0 	
 	 	 	 	 	 	1682, M3, Liezhi, 0 	
 	 	 	 	 	 	1753, M3, Shane, 0 	
 	 	 	 	 	 	1679, M4, Bruce, 0 	
 	 	 	 	 	 	1644, M4, Bruce, 0 	
 	 	 	 	 	 	1561, M4, Kai, 0 	
 	 	 	 	 	 	1977, M4, Xiaofeng, 0	
 	 	 	 	 	 	1543, M4, ScottG, 0 	
 	 	 	 	 	 	1960, M4, Dongxiao, 0	
 	 	 	 	 	 	1678, M4, Tom, 0 	
 	 	 	 	 	 	1738, M4, Dexuan, 0 	
 	 	 	 	 	 	1806, M4, Darren, 0 	
 	 	 	 	 	 	1643, M4, Bruce, 0 	
 	 	 	 	 	 	1741, M4, Kai, 0 	
 	 	 	 	 	 	1595, M4, Song, 0 	
 	 	 	 	 	 	1645, M4, Darren, 0 	
 	 	 	 	 	 	1729, M3, Edwin, 0 	
 	 	 	 	 	 	1730, M4, Edwin, 0 	
 	 	 	 	 	 	1145, M4, Paul, 0 	
Note: Each column lists "Feature #, Target Milestone, Owner, # of weeks in this stage". 
= Project Dashboard =
= Yocto Project SWAT team = 
Chairperson of the current week: jessica.zhang@intel.com 
Please see here for the details of the SWAT team: https://wiki.yoctoproject.org/wiki/Yocto_Build_Failure_Swat_Team
= Yocto Project 1.2 Release Criteria = 
== Milestone 1 == 
	 Release Criteria		 Milestone 1 Target		 Milestone 1 Status
	Functional Completion		All P1 features are completed.		 See https://wiki.yoctoproject.org/wiki/Yocto_1.2_Schedule for details.
	Build and Release (Yocto)		All completed features can be built with no errors.	Complete
	Build and Release (BSPs)		Core and meta-intel BSPs can be built with no errors.	Complete
	Open Bugs		All bugs have been dispositioned. High issues have been fixed.		 - new bugs for 1.2.HIGH priority bugs - high bugs for 1.2 See trend chart at https://wiki.yoctoproject.org/wiki/Yocto_Bug_Trend.
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	https://wiki.yoctoproject.org/wiki/Yocto_1.2_Milestone_Test_Report
	Distros Tested		Fedora, Ubuntu, Opensuse current version	Fedora 15, Opensuse 11.4 and Ubuntu 11.04
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	https://wiki.yoctoproject.org/wiki/Yocto_1.2_Milestone_Test_Report
	Documentation		Doc for windows user to deploy a Yocto BSP image on the hardware		Complete
	Build Performance		Try to at least maintain the current performance and improve if possible.	M1 improved performance.
	Package Update		50% of the target	90%
	Upstream Commits		Have upstream status updated on 100% of patches (so that we can have a status update)		Complete (a little below the target, will do better)
	Marketing Deliverables		None		N/A
	Publication		Yocto 1.2, Milestone 1 release is announced	Complete
== Milestone 2 == 
	 Release Criteria		 Milestone 2 Target		 Milestone 2 Status
	Functional Completion		All P1 features are completed.		 See https://wiki.yoctoproject.org/wiki/Yocto_1.2_Schedule for details.
	Build and Release (Yocto)		All completed features can be built with no errors.	RC1 has been generated and passed full path testing
	Build and Release (BSPs)		Core BSPs can be built with no errors.	All core BSPs have been generated and tested, no major issues.
	Open Bugs		All bugs have been dispositioned. High issues have been fixed.		 - new bugs for 1.2.HIGH priority bugs - high bugs for 1.2 See trend chart at https://wiki.yoctoproject.org/wiki/Yocto_Bug_Trend.
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	Complete https://wiki.yoctoproject.org/wiki/Yocto_1.2_Milestone_Test_Report
	Distros Tested		Fedora, Ubuntu, Opensuse current version	Fedora 16, Opensuse 12.1, Ubuntu 11.10
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	Complete https://wiki.yoctoproject.org/wiki/Yocto_1.2_Milestone_Test_Report
	Documentation		None	n/a
	Build Performance		Try to at least maintain the current performance and improve if possible.	20 minutes more for qemux86 sato build compared with M1, no change compared with 1.1 M4.
	Package Update		about 70% of the target	Exceeded
	Upstream Commits		Have upstream status updated on 100% of patches (so that we can have a status update)		99%
	Marketing Deliverables		None		N/A
	Publication		Yocto 1.2, Milestone 2 release is announced	
== Milestone 3 == 
	 Release Criteria		 Milestone 3 Target		 Milestone 3 Status
	Functional Completion		All P1 features are completed.		 See https://wiki.yoctoproject.org/wiki/Yocto_1.2_Schedule for details. Passed
	Build and Release (Yocto)		All completed features can be built with no errors.	M3 RC1 has been built and passed full pass QA test.
	Build and Release (BSPs)		Core BSPs can be built with no errors.	All core BSPs have been build with no error
	Open Bugs		All bugs have been dispositioned. High issues have been fixed.		 - new bugs for 1.2.HIGH priority bugs - high bugs for 1.2 See trend chart at https://wiki.yoctoproject.org/wiki/Yocto_Bug_Trend.
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	https://wiki.yoctoproject.org/wiki/Yocto_1.2_Milestone_Test_Report
	Distros Tested		Fedora, Ubuntu, Opensuse current version	Fedora 16, Opensuse 12.1, Ubuntu 11.10, Centos 6.2/5.7
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	https://wiki.yoctoproject.org/wiki/Yocto_1.2_Milestone_Test_Report
	Documentation		None	
	Build Performance		Try to at least maintain the current performance and improve if possible.	Stays the same with
	Package Update		about 70% of the target	Exceeded
	Upstream Commits		Have upstream status updated on 100% of patches (so that we can have a status update)	
	Marketing Deliverables		None		N/A
	Publication		Yocto 1.2, Milestone 3 release is announced	Done
== Yocto Project 1.2 release criteria == 
	 Release Criteria		 1.2 release Target		 1.2 release Status
	Functional Completion		Most of the P1 features are completed to achieve the release goal of improving usability and user experience.	See https://wiki.yoctoproject.org/wiki/Yocto_1.2_Schedule for details. Passed
	Build and Release (Yocto)		All completed features can be built with no errors.	Passed
	Build and Release (BSPs)		Core BSPs can be built with no errors.	Passed
	Open Bugs		All bugs have been dispositioned. High issues have been fixed.		 - new bugs for 1.2.HIGH priority bugs - high bugs for 1.2 See trend chart at https://wiki.yoctoproject.org/wiki/Yocto_Bug_Trend. All high and 1.2 must-fix bugs are fixed. Passed
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	https://wiki.yoctoproject.org/wiki/Yocto_1.2_Milestone_Test_Report Passed
	Distros Tested		N+1 for Fedora, Ubuntu, Opensuse	Fedora 16,Fedora 17 Alpha,Ubuntu 11.10,Ubuntu 12.04 Beta 1,Opensuse 12.1,Opensuse 12.2 Milestone 2, Centos 5.6, Centos 6.2
	Core BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	https://wiki.yoctoproject.org/wiki/Yocto_1.2_Milestone_Test_Report Passed
	Documentation		All documents are updated for the new release	Passed. Please see the release note and pull the latest doc from the release branch
	Build Performance		Try to at least maintain the current performance and improve if possible.	111 min. Passed
	Package Update		about 70% of the target	Passed
	Upstream Commits		Have upstream status updated on 100% of patches (so that we can have a status update)		100%, Passed
	Marketing Deliverables		None		N/A
	Publication		Yocto 1.2 release is announced	Done