Snowstorm Daily Scrum Archive/12092010

__TOC__
== Thursday, December 9, 2010 ==
=== General Notes ===
----
* Merge Monkey of the Day: Merov
===Team Status===
----
==== Merov Linden====
----
PAST
* STORM-706 : SLVoice crash : Posted a patch (rollback vivox to 3.1 for Mac). Moved to Review (assigned to Q)
* STORM-524 : L$ balance display : Implemented a "click to refresh" solution. Moved to Review (assigned to Vadim)
FUTURE
* Merge Monkeying
* STORM-524 : L$ balance display : take feedback into account and submit again
* STORM-453 : libcurl : just inherited that one...
* STORM-151: kdu compression: Clean up. Test other settings (use of precincts, check premultiplication for alpha). Compare perf to baseline.
IMPEDIMENTS
* none
====Oz Linden====
----
* OOO - Vacation. 
==== Q Linden====
----
* OOO - medical
==== Esbee Linden====
----
PAST
* Meetings
* Reviewed integration queue list and made sure "target viewer version" is updated for merge monkey
* VWR Triage
FUTURE
* Meetings
* Snowstorm and Viewer presentations prep
* Upload sketches of saved layouts
* Review integration queue list and made sure "target viewer version" is updated for merge monkey
* Snowstorm Triage w/Q
* Design work for Sprint 9
* Closed STORM-686, -695, & -675 as expected behavior.
IMPEDIMENTS
* Lots of meetings
==== Paul ProductEngine====
----
PAST
* TASK STORM- 622 (Texture picker screws up when multiple textures are opened)
** Fixed. Tomorrow will send for a review.
FUTURE
* STORM-625 (Multiple cut-offs in the Preferances floater if UI size differs from 1.0)
IMPEDIMENTS
* none
==== Seth Productengine ====
----
PAST
* TASK (STORM-584) Fix color and opacity setting for Bubble Chat
** Fixed. Sent for review.
* BUG (STORM-579) Resident SLURL font color doesn't match Chat preferences for plain text Nearby Chat log
** Set back to fixed. Re-opened STORM-578 instead.
* BUG (STORM-578) SLURL font color in the nearby chat toast doesn't respect Chat preferences
** Fixed. Sent for review.
FUTURE
* TASK (STORM-693) Preview thumbnails in the Edit Wearable and Edit Body Parts panels do not honor opacity settings
** Estimated: 1 day
IMPEDIMENTS
* none
==== Andrew Productengine ====
----
PAST
* Normal task STORM-34 (As a User, I want a list of my favorite locations available on the login screen so i can log in to SL right where I want to be).
** Almost finished implementation, but encountered a problem with resizing "Start at" combobox in list. Searching for a way to fix it. Estimate- 3 hours.
FUTURE
* Finish STORM-34.
* Crititcal bug STORM-525 (Runtime Error message from the Microsoft Visual C++ Runtime Library eventually leads to Crash).
IMPEDIMENTS
* none
==== Vadim Productengine ====
----
PAST
* Fixed:
** Bug STORM-436 (Favorites overflow list appears if select Teleport in the favorites context menu).
** Bug STORM-727 (Close and "<=" buttons are disabled when create new Landmark).
** Bug STORM-529 (Undo feature missing from BUILD menu in VIEWER SL2.1).
** Task STORM-766 (Day cycling image doesn't follow opacity settings).
* Resolved as not reproducible:
** Task STORM-768 (Script Error floater appears opaque).
** Task STORM-765 (llDialog, llGiveInventory, llGotoURL messages are opaque on first open).
** Task STORM-769 (Sell Land floater appears always opaque).
** Task STORM-767 (Media Settings Preview doesn't follow opacity settings).
** Task STORM-764 (Voice Notification is opaque on first open).
** Task STORM-770 (Top Scripts & Top Colliders floaters open opaque).
* Provided estimates for most sprint 9 tasks.
FUTURE
* Continue with 2.4 bugs or pick something from sprint 9.
IMPEDIMENTS
Someone more experienced with OpenGL than us needs to take a look at these issues:
* Task STORM-686 (Transparency settings aren't applied to the map preview inside Map floater).
* Task STORM-695 (Texture preview doesn't follow opacity settings).
* Task STORM-675 (Web page inside web browser floater is not transparent).
==== Andrey Productengine ====
----
PAST
* finished Beta2 2.4.0 r216220 testing, see shared spreadsheet in the IQA-45
FUTURE 
* pickup next v-d- build and verify integrated tickets
* complete Preferences TP revision
IMPEDIMENTS
* STORM-378
==== Jonathan Yap ====
----
PAST
* Tried to use codereview + postreview command. Got message: Unable to log in: HTTP 404
Will wait for Oz to publish instructions on the wiki.
* STORM-737 
** investigated reported problem (bug in permissions processing). Determined it is unrelated to this change. Gave jira # of this issue to Wolfpup.
FUTURE 
* Write jira on object notification toasts workflow/design flaw.
* [long range] Update lsl wiki - Change Unsupported icon next to llTextBox to New Feature.
IMPEDIMENTS
* None
==== Wolfpup Lowenhar ====
----
PAST
* worked @ in-world job & real job
* Attended Sprint planing meeting.
* Attened Esbee's OH
* Emailed Esbee and Q concerning STORM-2 .
FUTURE 
* Looking for something to actualy work on in the sprint. 
* Try again to build mesh-development locally and see if still getting same results, unless have something to work on in v-d.
* Wonders if it will build in other OS environments and if the mesh team is realy interested in the fact that it is not building in an OS environment.
IMPEDIMENTS
* Not enough time between working in-world and at real job to actualy work on code.
* Right Hand(it is slowly healing but will take time since it is the tip of middle finger)
* Not having something to actualy work on yet.