Yocto Project v2.7 Status

Yocto Project 2.7 release Status - Work in progress
= Project Dashboard =
https://wiki.yoctoproject.org/charts/combo.html
= Feature/Task Board = 
== Overview ==
Scheduled	Design	Design Complete	Development	Patch Review	Testing	Done	Blocked
 	 	 	 	 	 	 	
== List View ==
=== Blocked === 
=== Planned ===
=== Scheduled ===
=== Design ===
=== Design Complete ===
=== Development ===
=== Patch Review ===
=== Testing ===
=== Done ===
= Yocto Project v2.7 Release Criteria = 
== Milestone 1 - Target Dec. 21, 2018 == 
	 Release Criteria		 Milestone 1 Target		 Milestone 1 Status
	Functional Completion		All high features are completed.	Done
	Build and Release (Yocto)		All completed features can be built with no errors.	Done
	Build and Release (BSPs)		Core BSPs can be built with no errors.	Done
	Open Bugs		All bugs have been dispositioned. Milestone high issues have been fixed.	Done
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	Done - https://wiki.yoctoproject.org/wiki/WW01_-_2019-01-02_-_Full_Test_Cycle_2.7_M1_RC1
	Distros Tested		Fedora, Ubuntu, Opensuse, Centos current version	Done - CentOs 7, Debian 9, Fedora 26, Fedora 27, OpenSuse 42.3, Ubuntu 16.04, Ubuntu 17.10
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	Done - https://wiki.yoctoproject.org/wiki/WW01_-_2019-01-02_-_Full_Test_Cycle_2.7_M1_RC1
	Build Performance		Try to at least maintain the current performance and improve if possible.	Done - https://wiki.yoctoproject.org/wiki/WW01_-_2019-01-02_-_Full_Test_Cycle_2.7_M1_RC1
	Package Update		Plan to have 70% or greater packages updated.	Done 79% - http://recipes.yoctoproject.org/rrs/recipes/2.7/All/
	Patch Upstream Status		Less than 50% of all patches in Pending state.	Done - 44%
	Publication		The release is announced	Released
== Milestone 2 - Target Feb. 1, 2019 == 
	 Release Criteria		 Milestone 2 Target		 Milestone 2 Status
	Functional Completion		All high features are completed.	Done
	Build and Release (Yocto)		All completed features can be built with no errors.	Done
	Build and Release (BSPs)		Core BSPs can be built with no errors.	Done
	Open Bugs		All bugs have been dispositioned. Milestone high issues have been fixed.		 Done
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	Done - https://wiki.yoctoproject.org/wiki/WW07_-_2019-02-14_-_Full_Test_Cycle_2.7_M2_RC2
	Distros Tested		Fedora, Ubuntu, Opensuse, Centos current version	Done - CentOs 7, Debian 9, Fedora 26, Fedora 28, OpenSuse 42.3, Ubuntu 16.04, Ubuntu 18.04
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	Done - https://wiki.yoctoproject.org/wiki/WW07_-_2019-02-14_-_Full_Test_Cycle_2.7_M2_RC2
	Build Performance		Try to at least maintain the current performance and improve if possible.	Done - https://wiki.yoctoproject.org/wiki/WW07_-_2019-02-14_-_Full_Test_Cycle_2.7_M2_RC2#Build_Performance_Test
	Package Update		Plan to have 70% or greater packages updated.	Done - 85% - https://layers.openembedded.org/rrs/recipes/OE-Core/2.7/All/
	Patch Upstream Status		Less than 50% of all patches in Pending state.	Done - 44%
	Publication		The release is announced	Released
== Milestone 3 - Target Mar. 8, 2019 == 
	 Release Criteria		 Milestone 3 Target		 Milestone 3 Status
	Functional Completion		All high features are completed.	Done
	Build and Release (Yocto)		All completed features can be built with no errors.	Done
	Build and Release (BSPs)		Core BSPs can be built with no errors.	Done
	Open Bugs		All bugs have been dispositioned. Milestone high issues have been fixed.	Triage team is in process
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	Done - https://autobuilder.yocto.io/pub/releases/yocto-2.7_M3.rc1/testresults/testresult-report.txt
	Distros Tested		Fedora, Ubuntu, Opensuse, Centos current version	Done - CentOs 7, Debian 9, Fedora 28, Fedora 29, OpenSuse 42.3, Ubuntu 16.04, Ubuntu 18.04
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	Done - https://autobuilder.yocto.io/pub/releases/yocto-2.7_M3.rc1/testresults/testresult-report.txt
	Build Performance		Try to at least maintain the current performance and improve if possible.	Done
	Package Update		Plan to have 70% or greater packages updated.	Done 83% - https://layers.openembedded.org/rrs/recipes/OE-Core/2.7/M3/
	Patch Upstream Status		Less than 50% of all patches in Pending state.	Done - 43%
	Publication		The release is announced	
== Milestone 4/Final - Target Apr. 26, 2019 == 
	 Release Criteria		 Milestone 4/Final Target		 Milestone 4/Final Status
	Functional Completion		All high features are completed.	
	Build and Release (Yocto)		All completed features can be built with no errors.	
	Build and Release (BSPs)		Core BSPs can be built with no errors.	
	Open Bugs		All bugs have been dispositioned. Milestone high issues have been fixed.	
	Bug Trend		Downward trend in bug tracking during the stabilization period.	
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	
	Distros Tested		Fedora, Ubuntu, Opensuse, Centos current version	
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	
	Documentation		All examples are tested to be functional.	
	Build Performance		Try to at least maintain the current performance and improve if possible.	
	Package Update		Plan to have 70% or greater packages updated.	
	Patch Upstream Status		Less than 50% of all patches in Pending state.	
	Wiki/Web Site Updated		Have reviewed the Wiki, Tutorials, and Website to insure all is current.	
	Publication		The release is announced	
== Yocto Project 2.7.1 release == 
	 Release Criteria		 2.7.1 release		 2.7.1 release
	Build and Release (Yocto)		All completed features can be built with no errors.	Done
	Build and Release (BSPs)		Core BSPs can be built with no errors.	Done
	Open Bugs		All bugs have been dispositioned. Milestone high issues have been fixed.		 Done
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	Done - https://autobuilder.yocto.io/pub/releases/yocto-2.7.1.rc1/testresults/
	Distros Tested		Fedora, Ubuntu, Opensuse, Centos current version	Done - CentOs 7, Debian 9, Fedora 29, Fedora 30, OpenSuse 42.3, Ubuntu 18.04
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	Done - https://autobuilder.yocto.io/pub/releases/yocto-2.7.1.rc1/testresults/
	Build Performance		Try to at least maintain the current performance and improve if possible.	Done
	Publication		The release is announced