Yocto 1.7 Status

Yocto Project 1.7 release Status
= Project Dashboard =
https://wiki.yoctoproject.org/charts/combo.html
= Feature/Task Board = 
== Overview ==
Scheduled	Design	Design Complete	Development	Patch Review	Testing	Done	Blocked
 	 	 	 	 	 	 	
== List View ==
=== Blocked === 
=== Scheduled ===
=== Design ===
=== Design Complete ===
=== Development ===
=== Patch Review ===
=== Testing ===
=== Done ===
= Yocto Project v1.7 Release Criteria = 
== Milestone 1 - Target July 11, 2014 == 
	 Release Criteria		 Milestone 1 Target		 Milestone 1 Status
	Functional Completion		All high features are completed.		Done
	Build and Release (Yocto)		All completed features can be built with no errors.	Done
	Build and Release (BSPs)		Core BSPs can be built with no errors.	Done
	Open Bugs		All bugs have been dispositioned. Milestone high issues have been fixed.		 They are not blockers per CCB. Done
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	Done - https://wiki.yoctoproject.org/wiki/WW27_-_2014-07-06_-_Full_Pass_Release_1.7_M1.rc2
	Distros Tested		Fedora, Ubuntu, Opensuse, Centos current version	Done - Ubuntu 14.04 64bit, Fedora 20 64bit, Opensuse 13.1 64bit, CentOS 6.5 64 bit
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	Done
	Build Performance		Try to at least maintain the current performance and improve if possible.	Done - https://wiki.yoctoproject.org/charts/perf_milestone/performance_test.html
	Package Update		70%	Done - 84%
	Upstream Commits		Have upstream status updated on 100% of patches (so that we can have a status update)	Done - 1545 Patches, 89 missing upstream status, that puts us about 95%.
	Publication		The release is announced	
== Milestone 2 - Target August 15, 2014 == 
	 Release Criteria		 Milestone 2 Target		 Milestone 2 Status
	Functional Completion		All high features are completed.		Done
	Build and Release (Yocto)		All completed features can be built with no errors.		Done
	Build and Release (BSPs)		Core BSPs can be built with no errors.		Done
	Open Bugs		All bugs have been dispositioned. Milestone high issues have been fixed.		 None are show stoppers - Done
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	https://wiki.yoctoproject.org/wiki/WW31_-_2014-07-30_-_Full_Pass_-_1.7_M2.rc1#Testing_data Done
	Distros Tested		Fedora, Ubuntu, Opensuse, Centos current version	Done - Ubuntu 14.04 64bit, Fedora 20 64bit, Opensuse 13.1 64bit, CentOS 6.5 64 bit
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	Done
	Build Performance		Try to at least maintain the current performance and improve if possible.	It is getting worse but not enough to block release - Done - https://wiki.yoctoproject.org/charts/perf_milestone/performance_test.html
	Package Update		70%		Done - ~82%
	Upstream Commits		Have upstream status updated on 100% of patches (so that we can have a status update)	Done - 1585 Patches, 105 missing upstream status, that puts us about ~94%.
	Publication		The release is announced	Done
== Milestone 3 - Target September 19, 2014 == 
	 Release Criteria		 Milestone 3 Target		 Milestone 3 Status
	Functional Completion		All high features are completed.		Done
	Build and Release (Yocto)		All completed features can be built with no errors.		Done
	Build and Release (BSPs)		Core BSPs can be built with no errors.		Done
	Open Bugs		All bugs have been dispositioned. Milestone high issues have been fixed.		 None are show stoppers - Done
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.		 https://wiki.yoctoproject.org/wiki/WW37_-_2014-09-11_-_Full_Pass_-_1.7_M3.rc2 Done
	Distros Tested		Fedora, Ubuntu, Opensuse, Centos current version		Ubuntu 14.04 64bit, Fedora 20 64bit, Opensuse 13.1 64bit, CentOS 6.5 64 bit - Done
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.		Done
	Build Performance		Try to at least maintain the current performance and improve if possible.	https://wiki.yoctoproject.org/wiki/WW37_-_2014-09-11_-_Full_Pass_-_1.7_M3.rc2#Build_Performance_Test Done
	Package Update		70%		Done
	Upstream Commits		Have upstream status updated on 100% of patches (so that we can have a status update)		Done
	Publication		The release is announced	Decided not to release due to issues and timing.
== Milestone 4/Final - Target October 31, 2014 == 
	 Release Criteria		 Milestone 4/Final Target		 Milestone 4/Final Status
	Functional Completion		All high features are completed.		Done
	Build and Release (Yocto)		All completed features can be built with no errors.		Done
	Build and Release (BSPs)		Core BSPs can be built with no errors.		Done
	Open Bugs		All bugs have been dispositioned. Milestone high issues have been fixed.		 None are blockers for release. - Done
	Bug Trend		Downward trend in bug tracking during the stabilization period.	https://wiki.yoctoproject.org/charts/combo.html - We know this is an issue and we will work these issues.
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	[	Done]
	Distros Tested		Fedora, Ubuntu, Opensuse, Centos current version	Ubuntu 14.04 64bit, Fedora 20 64bit, Opensuse 13.1 64bit, CentOS 7 64 bit
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.		Done
	Documentation		All examples are tested to be functional.		Done
	Build Performance		Try to at least maintain the current performance and improve if possible.	https://wiki.yoctoproject.org/charts/perf_milestone/performance_test.html
	Package Update		70%		Done - ~72%
	Upstream Commits		Have upstream status updated on 100% of patches (so that we can have a status update)		Done - ~98%
	Wiki/Web Site Updated		Have reviewed the Wiki and Web site to insure all is current.		Done
	Publication		The release is announced		Done
== 1.7.1 release == 
	 Release Criteria		 1.7.1 release		 1.7.1 release
	Build and Release (Yocto)		All completed features can be built with no errors.	Done
	Build and Release (BSPs)		Core BSPs can be built with no errors.	Done
	Open Bugs		All bugs have been dispositioned. Milestone high issues have been fixed.		 Done
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	Done - https://wiki.yoctoproject.org/wiki/WW02_-_2015-01-06_-_Full_Pass_1.7.1
	Distros Tested		Fedora, Ubuntu, Opensuse, Centos current version	Ubuntu 14.04 64bit, Fedora 21 64bit, Opensuse 13.1 64bit, CentOS 7 64 bit - Done
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	Done
	Build Performance		Try to at least maintain the current performance and improve if possible.	Done
	Publication		The release is announced	Done
== 1.7.2 release == 
	 Release Criteria		 1.7.2 release		 1.7.2 release
	Build and Release (Yocto)		All completed features can be built with no errors.	Done
	Build and Release (BSPs)		Core BSPs can be built with no errors.	Done
	Open Bugs		All bugs have been dispositioned. Milestone high issues have been fixed.		 Done
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	Done - https://wiki.yoctoproject.org/wiki/WW19_-_2015-05-01_-_Full_Pass_1.7.2_rc3
	Distros Tested		Fedora, Ubuntu, Opensuse, Centos current version	Ubuntu 14.10 64bit, Fedora 21 64bit, Opensuse 13.2 64bit, CentOS 7 64 bit - Done
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	Done
	Build Performance		Try to at least maintain the current performance and improve if possible.	Done
	Publication		The release is announced	Released
== 1.7.3 release == 
	 Release Criteria		 1.7.3 release		 1.7.3 release
	Build and Release (Yocto)		All completed features can be built with no errors.	Done
	Build and Release (BSPs)		Core BSPs can be built with no errors.	Done
	Open Bugs		All bugs have been dispositioned. Milestone high issues have been fixed.		 Done
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	Done - https://wiki.yoctoproject.org/wiki/Ww41_-_2015-10-08_-_Full_Pass_1.7.3.rc1
	Distros Tested		Fedora, Ubuntu, Opensuse, Centos current version	Ubuntu 15.04 64bit, Fedora 22 64bit, Fedora 22 32bit, Opensuse 13.2 64bit, CentOS 7 64 bit - Done
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	Done
	Build Performance		Try to at least maintain the current performance and improve if possible.	Done
	Publication		The release is announced