Snowstorm Daily Scrum Archive/11302010

{Project Snowstorm Nav}}
__TOC__
== Tuesday, November 30, 2010 ==
=== General Notes ===
----
* Merge Monkey of the Day: Oz
* IMPORTANT: When reopening issues from prior sprints, please move into unscheduled (remove Sprint X) and comment that it was reopnened. Reopnened current sprint issues should stay in current sprint. 
* if it’s intended for Beta, please make sure it’s in a beta branch and builds in TC _before_ you ask for a merge. 
* 2 new fields in jira: Target viewer version - set to indicate which branch should go (beta or dev)
* PE - if there’s any chance it will go to beta (bug fixes), please branch from beta. 
===Team Status===
----
==== Merov Linden====
----
PAST
* STORM-151: kdu static link: Read more docs and played with example code kdu-buffered-compress.
* STORM-672 : Took that one to provide a quick fix for l10n
* Merge Monkeying
FUTURE
* STORM-151: kdu static link: More work on compression, hope to take first shot at it.
* Merge Monkeying
IMPEDIMENTS
* none
====Oz Linden====
----
PAST
* Setting up Code Review system
** System is live
** One outstanding support request with reviewboard, not critical
FUTURE
* Post test review
* Announce/Open code review system
* Document code review system on wiki
* Autobuild reviews
IMPEDIMENTS
* none
==== Q Linden====
----
PAST
* STORM-34 and children
* STORM-676 etc (transparency)
* triage
* meetings
* Beta 2.4
* Version management
FUTURE
* Beta 2.4
* Code
IMPEDIMENTS
* none
==== Esbee Linden====
----
* OOO 
==== Paul ProductEngine====
----
PAST
*TASK STORM-688 (Sidebar becomes semitransparent if dock semitransparent side panel back to the Sidebar)
** Fixed and pushed to bitbucket
* TASK STORM-689 ("Back" but is opaque in all of the undocked side panels)
** Fixed and pushed to the bitbucket
FUTURE
* Pick up some subtask of STORM-684 (Floater transparency settings aren't applied for some floaters and/or controls inside them)
IMPEDIMENTS
* none
==== Seth Productengine ====
----
PAST
* BUG (STORM-550) LLDir::getNextFileInDir fails for some complex wildcard combinations.
** WIP. Added directory iterator class using boost::filesystem and . 
** Working on a compiling problem when including boost/filesystem.hpp into lldir.h.
** Working on converting glob matching patterns to regexp.
FUTURE
* TASK (STORM-693) Preview thumbnails in the Edit Wearable and Edit Body Parts panels do not honor opacity settings
* BUG (STORM-378) Snapshot animation should be played when snapshot is actually taken, not sent
* BUG (STORM-550) LLDir::getNextFileInDir fails for some complex wildcard combinations
IMPEDIMENTS
* none
==== Andrew Productengine ====
----
PAST
* Critical bug STORM-560 (Add Preference that allows users to select
default behavior when pressing letter keys).
** Closed as expected behavior.
* Critical bug STORM-527 (Jumping Halts Strafing Movement).
** Investigated code further. Tested on alternative grid. I'm 95% sure it's server-side problem, but still can't find the exact place in code where client receives wrong info. Will search for it for a 2-3 more hours and ask to assign it to server team with or without it.
FUTURE
* Critical bug STORM-527 (Jumping Halts Strafing Movement).
** Estimate- 3 hours.
* Something new (need tickets!).
IMPEDIMENTS
* STORM-34 - question in jira
==== Vadim Productengine ====
----
PAST
* Task STORM-698 (Icons don't follow opacity settings):
** Implemented.
* Task STORM-685 (Transparency settings aren't applied to the Buy L$ floater content):
** Implemented.
* Task STORM-694 (Userpics in the IM windows don't follow opacity settings): 
** Resolved as duplicate.
* Task STORM-695 (Texture preview doesn't follow opacity settings):
** WIP.
FUTURE
* Task STORM-695 (Texture preview doesn't follow opacity settings):
** ETA: 2h (not sure this is fixable though).
* Task STORM-690 (Second layer is visible when undocked panel is inactive and semitransparent).
** ETA: 3h.
* Task STORM-686 (Transparency settings aren't applied to the map preview inside Map floater).
** ETA: 3h.
IMPEDIMENTS
* none
==== Andrey Productengine ====
----
PAST 
* proceed with Beta1 2.4.0 exploratory regression testing
* verified bunch on integrated v-d tickets on the r215544
FUTURE
* proceed with more Beta1 testing
* assign 1 person for testing v-d integrated tickets
IMPEDIMENTS
* none
==== Jonathan Yap ====
----
PAST 
* STORM-615 (Object menu changes: Delete to main menu, rename Remove> to Manage>)
* STORM-596 (Help menu change: move Enable Hints)
* STORM-679 (Compilation error)
* STORM-49 (Rezz a sculpt via magic wand / build menu selection) 
** Partial success - pushed up to bitbucket for someone else to look at.
** See jira for link.
* Send daily email to dev mailing list of proposed change - soliciting comments.
* Gave advice on what needs to be done to finish STORM-138 (llTextBox support)
FUTURE
* Daily email to dev mailing list.
* Email to Esbee - list of things I would like to take up in the next scrum. As these are changes
they need to be considered in advance.
* [long range]
** Update lsl wiki - remove Unsupported icon next to llTextBox. Timing of when to make this edit?
IMPEDIMENTS
* Need reply from Oz on email about VWR-18743 and VWR-23903 and VWR-17465
* Jira processing needs to be performed by a Linden on
** STORM-615
** STORM-596
** STORM-679