Snowstorm Daily Scrum Archive/11192010

__TOC__
== Friday, November 19, 2010 ==
=== General Notes ===
----
* Merge Monkey of the Day: Oz
* 2.3.0 Released!
* 2.4.0 Beta 1 to be cut today
* if it’s broken or needed in beta, try to fork from beta to fix. may still end up in viewer-dev, but easier that way. if it’s a new feature, or an old bug: viewer-dev.
===Team Status===
----
==== Merov Linden====
----
PAST
* STORM-146: kdu-autobuild: Discussed linux64 with chopper, voted against it. Some clean up. JIRA ready for review. 
* STORM-151: kdu static link: Updated install.xml. Merged on merov_linden/viewer-development-features so to build on TC. Fixed a couple of minor issues. Mac and Windows build fine (Windows not tested though). Build issues on Linux, seems to be unrelated to kdu though.
FUTURE
* STORM-146: kdu-autobuild: Review Mac and Windows build, make sure static are correctly built.
* STORM-151: kdu static link: The Mac and Windows builds still reference (strangely) the dynamic version installed on ./usr/lib or ./usr/local/lib. Need to dig this. Fix Linux 32 build. 
IMPEDIMENTS
* None
====Oz Linden====
----
PAST
* Looked more at crash logs
* Assorted administrative activities
* Merge Monkeying Around (STORM-627)
** Created project build for STORM-138
** Created project build for STORM-560
** Created project build for STORM-616
** Merged all of those and 4 others (test build running)
FUTURE
* Continue with setting up Code Review system
* Merge Monkeying
IMPEDIMENTS
* none
==== Q Linden====
----
PAST
* 2.3 release
* Review several project viewers
* Administrative stuff
* Meetings, meetings, meetings
* OOO
FUTURE
* Beta 2.4
IMPEDIMENTS
* none
==== Esbee Linden====
----
PAST
* Provided feedback on STORM-584
* Meetings
* VWR Triage
* Ticket prioritization
* Tested project Viewers for STORM-138, STORM-560, and STORM-616
FUTURE
* STORM-40 - Provide feedback
* Work on internal reporting documents
* [STORM-537] Update and publish (publicly) the keyboard shortcut doc
* [STORM-539] Finish draft of prim alignment tool design
* [STORM-34] Create quick design doc
* VWR Triage
* Ticket prioritization
* Backlog cleanup
IMPEDIMENTS
* meetings
==== Paul ProductEngine====
----
PAST
* TASK STORM-593 (Make transparent texteditor and lineeditor)
** WIP. Today fully found out and understood how controls became transparent with all of its content (children). Also fully found out why some LLPanels in transparent floaters are not transparent, which makes transparent floater partially transparent.
There is a simple and smart mechanism to do this. The LLViewDrawContext its implementation.
But this mechanism unfortunately is not acceptable in this situation, because it makes absolutely all children of control (in our case Floater) transparent including text and so on. Which makes floater unusable.
Discussed problem with our PE team. Found conceptual decision. Tomorrow will start implementing and testing it.
Estimete ~ 8 - 10 hours.
FUTURE
* TASK STORM-593 (Make transparent texteditor and lineeditor)
IMPEDIMENTS
* none
==== Seth Productengine ====
----
PAST
* TASK (STORM-584) Fix color and opacity setting for Bubble Chat
** Fixed according to Moon's and Esbee's comment.
* BUG (STORM-189) [TRUNCATION] many langs - select build tools dialog
** Fixed. Sent for review.
FUTURE
* TASK (STORM-584) Fix color and opacity setting for Bubble Chat
** Clean up and apply the fix. Estimated: 1 hour.
* BUG (STORM-550) LLDir::getNextFileInDir fails for some complex wildcard combinations
** Estimated: 8-10 hours.
IMPEDIMENTS
* none
==== Andrew Productengine ====
----
PAST
* Major task STORM-576 (Add a Preference to allow users to enable double-click to teleport or use auto-pilot).
** Added comments and put on review.
* Critical task STORM-560 (Add Preference that allows users to select default behavior when pressing letter keys).
** Fixed and put on review.
FUTURE
* Reopened major task STORM-572 (Layout cleanup in the Sound & Media tab of Preferences)
** Estimate-30 min.
* Something new from sprint 8 or bug-queue.
IMPEDIMENTS
* none
==== Vadim Productengine ====
----
PAST
* Bug STORM-622 (Texture picker screws up when multiple textures are opened).
** WIP. Not well familiar with reshapes and such, so slow going. 
FUTURE
* Try to finish STORM-622. 
IMPEDIMENTS
* Need an answer in STORM-40.
* Unclear what new stories we can take from sprint 8 (that don't require design work first).
==== Andrey Productengine ====
----
PAST 
* picked up viewer-development r215024
* almost verified all Sprint7 integrated tickets
* started regression testing
FUTURE
* proceed with regression testing
* update Viewer Preferences TP in scope of STORM-31 changes
IMPEDIMENTS
* none
==== Wolfpup Lowenhar ====
----
PAST 
* STORM-654 : Had to get this fixed so would not block the release of 2.4 Beta
* worked @ in-world job
FUTURE
* work @ main job
IMPEDIMENTS
* Not enough time between working in world and at real job to actualy work on code.
* Trying to find thing to actualy work on in this sprint
 
==== Jonathan Yap ====
----
PAST 
* Storm-138 (llTextBox support) is accepted into viewer-development, though it will need more work (by someone with more skills than I have) before it comes out of the beta viewer.
* STORM-616 (Me->Movement) finalization, accepted into viewer-development.
* Started working on STORM-615 (Move Delete option into top-level of object menu)
FUTURE
* STORM-615
* Add seperate jira issues for each issue in Storm-138 per Oz's request.
* Update lsl wiki - remove Unsupported icon next to llTextBox. Timing of when to make this edit?
* How do I get permission to start work on Storm-596 (Enable Hints menu item should not be the last menu item)?
IMPEDIMENTS
STORM-615 Need design decision for menu layout
Current proposal is to have Delete at the bottom underneath a seperator bar. (see jira)