nyuuzyou/wikis huggingface dataset:
Snowglobe Test Plans/Test Pass 3

== Summary ==
Test plan loosely adapted from Linden Lab's internal plan for 1.23.
(insert Snowglobe release notes here)
Snowglobe Current Cycle
== Resources ==
See Snowglobe Quality Assurance
== Tracking issue ==
* 
== Test Scope and Strategy ==
We're planning to model testing on our internal cycle.
We'll investigate the feasibility of doing a broad functionality testpass, along with spot checking and day-to-day usage from the community.
Platforms we'd like to test
* Windows
** XP
** Vista
** Windows 7
* Mac
** Intel Mac
** PowerPC Mac
* Linux
** Distros based on volunteer interest
*** Ubuntu 9.04
== Test Details ==
Describes the release and deploy related testing that we will be targeting.
------
==== Test Pass #3 ====
* Functional areas
** This test cycle will focus on the overall expected functionality of the viewer, from a user's perspective. All major functionality of the viewer is to be tested and validated against expected behaviours.
* Related Test Plans
* Related Docs
* Release Test Plan
Testing Areas	Description	Test Plan	% Complete	Volunteer	Status
Category:Snowglobe
Snowstorm Daily Scrum Archive

__TOC__
== Sprint 16, ends 05.31.11 ==
== Wednesday, May 18 ==
===Team Status===
----
==== Oz Linden ====
----
PAST
* Much merging
* Assorted repairs to mesh branch merge
* Reviewing Windlight builds
FUTURE
* Submit storm-1100
* Start on storm-1265 
IMPEDIMENTS
* none
==== Wolf Linden ====
----
PAST
FUTURE
* Working on getting an answer for Storm-565 
IMPEDIMENTS
* none
==== Grumpity ProductEngine ====
----
PAST
* crashhunters
* sprint cleanup
* some triage
 
FUTURE
* crashhunters cleanup
* VWR triage
* STORM-951
* PO build
* reports
 
IMPEDIMENTS
* none
==== Vadim ProductEngine ====
----
PAST
* Reported a crash in viewer-development.
* Manual merge from viewer-development to the WLRS integration branch.
* WLRS repo Windows build issues: fixed one and handed another over to Paul.
* Task STORM-1256 (Region environment settings editor):
** WIP. Investigating time synchronization between viewer and region.
 
FUTURE
* Continue with STORM-1256.
IMPEDIMENTS
* none
==== Andrey ProductEngine ====
----
PAST
* picked up 2.6.9 beta build r230161
* verified yestarday's blockers - crash and help unavailability
* passed smoke & integrity tests, refer to the IQA-164 for more details
* tested changes in scope of IQA-166, there is a bunch TPE cannot test. IQA-166 re-assigned back to Martin
FUTURE
* pickup latest v-d build?
IMPEDIMENTS
* none
==== Wolfpup Lowenhar ====
----
PAST
* Working inworld(this is part of testing localy built viewers).
** Checking on horses and bundles, plus work on note cards for them.
* Deciding on what type of build to work on next.
* Run a Test build of Brad's must build faster Repository as a test on local system.
** Test Build took 8 minutes longer than normal and there was loss of functionality in most of the side panles.
* Local build after mesh code merge crashes on start.
** This could be a merge issue that is causing the viewer to error in LLViewerTextureList::addImageToList: ASSERT (mInitialized).
** also looks to be same issue i had on linux testing the gpu viewer from storm-1100 .
FUTURE
* Working inworld(this is part of testing localy built viewers).
* Wait for crash on error to be fixed.
IMPEDIMENTS
* Getting Autobuild system and security software to play nicely on my system.
= Past Updates =
May
 17 | 16 | 13 | 12 | 11 | 05 | 04
April
 27 | 26 | 25 | 14 | 13 | 12 | 07 | 06 
March
 31 | 30 | 29 | 19 | 18 | 17 | 16 | 15 | 14 | 11 | 10 | 09 | 08 | 07 | 04 | 03 | 02 | 01
February
 28 | 25 | 24 | 23 | 22 | 18 | 16 | 15 | 14 | 11 | 10 | 09 | 08 | 07 | 04 | 03 | 02 | 01 |
January
 31 | 28 | 27 | 26 | 25 | 24 | 21 | 20 | 19 | 18 | 14 | 13 | 12 | 11 | 10 | 06 | 06 | 05 | 04 
2010
December 
 30 | 23 | 22 | 21 | 20 | 17 | 16 | 15 | 14 | 13 | 10 | 09 | 08 | 07 | 06 | 03 | 02 | 01 
November 
 30 | 29 | 24 | 23 | 22 | 19 | 18 | 17 | 16 | 15 | 12 | 11 | 10 | 09 | 08 | 05 | 04 | 03 | 02 | 01
October 
 29 | 28 | 27 | 26 | 25 | 22 | 21 | 20 | 18 | 15 | 14 | 13 | 12 | 11 | 08 | 07 | 06 | 05 | 04 | 01
September
 27 | 24 | 
 21 | 20 | 17 | 16 | 15 | 14 | 13 | 09 | 
 08 | 07 | 03 | 02 | 
 01
August
 30 | 26 | 25 | 
 24 | 23 | 20 | 
 19 | 18 | 16
Snowstorm Daily Scrum Archive/01102011

__TOC__
== Monday, January 10, 2011 ==
=== General Notes ===
----
* Reminder to devs. If a ticket doesn't pass Review and is rejected, it will move back to the To Do column in GH, if you do more work or clarify questions, it should be moved back through In Progress and then to In Review.
* MMOTD: Merov
* PE was on holiday Friday. 
===Team Status===
----
==== Merov Linden====
----
PAST
* STORM-526 : Log out failure during Login causes loss of pending offers, including inventory : Look at that code, can't repro but pointed at potential issues, commented in JIRA
* Cleaned-up sprint 9 stuff
FUTURE
* sprint planning
* STORM-745 : Produce comprehensive perf baseline: Complete that work.
IMPEDIMENTS
* None
====Oz Linden====
----
PAST
* Merge Monkey (up to 2.5.0-start tag), handed off to Merov
* More looking at old VWR patches
* Tracking down viewer dependencies
* OH
FUTURE
* Sprint planning
* More VWR mining
IMPEDIMENTS
* none
==== Q Linden====
----
PAST
* LL Planning meeting
* STORM-34
* STORM-777
* SOCIAL-437 / VWR-24440
* STORM-830
* Blog post
FUTURE
* STORM-830
* Sprint planning
* Triage
IMPEDIMENTS
* none
==== Esbee Linden====
----
PAST
* HR stuff
* Meetings, Email
* Wrote Viewer 2.5 Beta 1 blog post
* Played with Beta 
FUTURE
* Meetings
* Sprint Planning
* Rev Viewer 2.5 Beta 1 Blog post
* Review Snowstorm Team product backlog and bug log
* PO reviews for open tickets
* Finish going through the list of VWRs assigned to PE (finally)
* Plan update for system requirements
* Look at VWR-18435 and VWR-24357 for Jonathan 
* Add instructions for STORM-236 for Wolfpup
* Look at STORM-383, -797, -28, -447
IMPEDIMENTS
* none
==== Paul ProductEngine====
----
PAST
* STORM-370 (Human-readable name of region disappears from Location Bar after pressing ESC)
** Fixed and sent for review
FUTURE
* STORM-387 (Part of the table is hidden after increasing firsts column width in the floater and then dock it to the SP)
* STORM-554 (NL - text overlapping in Build tools)
Snowstorm Daily Scrum Archive/02012011

__TOC__
== Tuesday, February 1 ==
=== General Notes ===
----
* Sprint planning today - no standup
* MMOTD: Oz
===Team Status===
----
==== Merov Linden====
----
PAST
* Triage JIRA for sprint planning meeting
* Code reviews
FUTURE
* Sprint planning
* STORM-746 : KDU Improvements: Compress j2c with precincts
IMPEDIMENTS
* none
==== Grumpity ProductEngine ====
----
PAST
* Sprint 11 Theme - Customization
* Sprint review 
* jira wrangling to prep for sprint planning
* find victim for inventory issues (STORM-526)
* Maestro commented on STORM-379 (Buy copy of floater)
FUTURE
* Sprint planning
* continue to prod others to resolve impediments
* Product triage
IMPEDIMENTS 
* moving
==== Paul ProductEngine====
----
PAST
* BUG STORM-655 (mismatched filter extension in snapshot floater (jpeg vs jpg).)
** Fixed and sent for review.
* BUG STORM-680 (Avaline callers are added to the Recent list)
** WIP. Estimate ~ 6-8 hours.
FUTURE
* BUG STORM-680 (Avaline callers are added to the Recent list)
IMPEDIMENTS
* none
==== Seth Productengine ====
----
PAST
* BUG (STORM-219) "Folders Always By Name" and "System Folders To Top" options are missing from the Inventory menu. Can't sort folders!
** Fixed with patch for STORM-316.
* BUG (STORM-433) Friendship offer shifted up and placed over "Second Life" text
** Investigating how friendship offers notifications are placed inside IM chat history.
FUTURE
* BUG (STORM-433) Friendship offer shifted up and placed over "Second Life" text
IMPEDIMENTS
* STORM-316
==== Vadim Productengine ====
----
PAST
* STORM-2 (Customizable viewer layouts):
** Implementing saving sidetray state. ETA: 2d.
FUTURE
* Continue with STORM-2.
IMPEDIMENTS
* Bug STORM-465 (Missing Strings from strings.xml):
** Waiting for Q to provide code-related feedback.
==== Andrey ProductEngine ====
----
PAST
* picked up 2.5.0 Beta3 r220094 build
* smoke tests have been passed on Linux, OSX, and Windows, refer to the spreadsheet
* integrity test has been failed by VWR-24681, but I think this is some kind of a server-side issue
* 2.5.0 bug-fixes verification almost has been completed, refer to spreadsheet
** 87 tickets marked as "Deferred" because TPE has no clue how to verify those
* reported 4 tickets
* picked up v-d 220024 build
** verified 3 issues
** proceeded with regression testing of v-d branch
 
FUTURE
* proceed with regression testing of v-d build
IMPEDIMENTS 
* none
==== Wolfpup Lowenhar ====
----
PAST
* Worked @ RL .
* STORM-236 : waiting for Oz's suggestions.
* Attended Sprint Planning Metting.
* Attended Merov’s OH.
FUTURE
* Work @ RL
* STORM-941 : Dig into code and then email Oz and Leyla concerning possible fix as this is related to the DN code and there is some place that was missed in llimview that the logs still gets generated using legacy as a fallback instead of converting legacy to user name.
IMPEDIMENTS
* STORM-236 : waiting for Oz's suggestions.
* Not enough time to actually work on code.
==== Cummere Mayo ====
----
PAST
*jira work
*another blog post
FUTURE
*more jira work
*more blogs
IMPEDIMENTS
*many
Snowstorm Daily Scrum Archive/03082011

__TOC__
== Sprint 12, ends 03.21.11 ==
== Tuesday, March 8 ==
=== General Notes ===
----
* MMOTD: Merov
===Team Status===
----
==== Merov Linden ====
----
PAST
* MM : pulled 4 issues in, rejected a merge request (STORM-1051), reviewed all "In Review" JIRAs, created a PO build (see opensource-dev), much code reviews from contributions, code review of Bao's 2 urgent crash fixes
* STORM-1001 : "ObjectMedia" cap hitting : review and pulled in sprint 12.
* Some Mapserver work 
FUTURE
* MM:
* STORM-1023 : fmod : modify Copy3rdPartyLibs.cmake to make the path specification work on Windows
* STORM-987 : llimage_libtest: Add image stats output
IMPEDIMENTS
* MM: Need clarity on v-d, v-beta and v-release so to merge things in the right place
* MM: Available patches: We need a "has patch" flag in JIRA so that STORM or VRW with patches get picked faster...
==== Oz Linden ====
----
PAST
* Open Development User Group
* Internal process discussions
FUTURE
* Autobuild integration and testing
* Internal process meetings
IMPEDIMENTS
* none
==== Bao Linden ====
----
PAST
* worked on STORM-948: to investigate each individual case why it happens.
* fixed STORM-1014, STORM-1046, STORM-1047
* probably fixed STORM-558 too.
 
FUTURE
* work on other crashes: STORM-1049, STORM-1052, STORM-1053
 
IMPEDIMENTS
* code reviewing
==== Grumpity ProductEngine ====
----
PAST
* crashhunting - looks like most of our top crashers are going to be fairly easy to fix
* UsabilityStudy - all but one are in, need to discuss STORM-1034 with Wolf/Ben
FUTURE
* triage VWR
* triage unscheduled issues in STORM.
* review remaining results from Usability study
* meet with Geo 
* Wolf - review STORM-323
* review new PO build
IMPEDIMENTS
* Tuesday, March 8th is a holiday in Ukraine. 
==== Vadim ProductEngine ====
----
PAST
* Bug STORM-1018 (Documentation and error messaging for External Editor Feature in Viewer 2.5): 
Fixed.
* Story STORM-26 (Keyboard shortcuts management UI):
Investigating.
FUTURE
* Continue with STORM-26.
IMPEDIMENTS
* none
==== Wolfpup Lowenhar ====
----
PAST
* RL work.
* Trying to earn $L's inworld.
* OPEN-37 : still getting out of heap space when building in release mode but takes longer will try again wth newer boost filesand NickyP's boost files.
* STORM-941 : trying to figure out exact paths in code for incoming P2P IM(been focused to much on autobuild to get much done on this).
* STORM-1023 : created personal Fmod tarbal and tested repostory to see if it would pull it in this did work. will be doing a full test build as more testing of this.
FUTURE
* RL work.
* Trying to earn $L's inworld.
* OPEN-37: Run more local tests useing NickyP's boost files
IMPEDIMENTS 
* getting VS2010 autobuild evnironment to work on my system Vs2005 autobuild works just fine.
* Need to upgrad personal system(CPU, System Board, and Memory) to work better with autobuid system.(hopes do not have to do this as would perfer to not switch to 64-bit based OS pluss do not have the RL funds to do this)
* Not enough time
==== Cummere Mayo ====
----
PAST
*some jira stuff
*viewer testing
FUTURE
*not sure
IMPEDIMENTS 
*twisted/steam hunts
*privacy issue researching
Snowstorm Daily Scrum Archive/03092011

__TOC__
== Sprint 12, ends 03.21.11 ==
== Wednesday, March 9 ==
=== General Notes ===
----
* MMOTD: Merov
===Team Status===
----
==== Merov Linden ====
----
PAST
* MM : pulled 8 issues in
* Attended Viewer triage
* Hosted "Viewer Coding and Design" IW meeting
* STORM-987 : llimage_libtest: added --logmetrics and --analyzeperformance arguments, posted first draft of doc on wiki (https://wiki.secondlife.com/wiki/Llimage_libtest)
FUTURE
* MM:
* STORM-1023 : fmod : modify Copy3rdPartyLibs.cmake to make the path specification work on Windows
* STORM-987 : llimage_libtest: Add image stats output
IMPEDIMENTS
* none
==== Oz Linden ====
----
PAST
* Internal process discussions
* Viewer Evolution User Group
* Looked at STORM-941 with Wolfpup
* Got new icons for test (developer), development, project, and beta viewers [XD-29]
FUTURE
* Autobuild integration and testing
* follow up on STORM-941
* Next release discussions
* TPV surfing
IMPEDIMENTS
* none
==== Bao Linden ====
----
PAST
* fixed STORM-1052, STORM-1053, STORM-1049
* worked on STORM-973
 
FUTURE
* continue on STORM-973, STORM-948
* may ask ooo for a while.
IMPEDIMENTS
* none
==== Grumpity ProductEngine ====
----
PAST
* triage VWR
* triage unscheduled issues in STORM.
FUTURE
* review fixes reopened by QA
* Wolf - review STORM-323
* review new PO build
* meet with Geo 
IMPEDIMENTS
* none
==== Paul ProductEngine ====
----
PAST
* BUG STORM-357 (Gestures button is in the pressed state after drag-n-drop but gestures list isn't visible)
** Fixed and fix is working good, but during code review Sergey advised to use a little bit different way. Will try tomorrow and if it won't work will apply my today's fix and send for review. Estimate ~ 2 hours.
FUTURE
* BUG STORM-357 (Gestures button is in the pressed state after drag-n-drop but gestures list isn't visible)
* BUG STORM-399 (Users that has chatted within chat range of the user in-world are not added to Recent tab)
IMPEDIMENTS
* none
==== Wolfpup Lowenhar ====
----
PAST
* RL work.
* Trying to earn $L's inworld.
* OPEN-37 : finally got a full build with working viewer but had to restart build process once do to other issues in build system timing.
* STORM-941 : Had meeting with Oz discussing the possible causes and he said he is going to bug Leyla to get a response from her about what was discussed.
* STORM-1023 : work on my system using file:/// method.
FUTURE
* RL work.
* Trying to earn $L's inworld.
* OPEN-37 : Work more on this to get it working better so that the build time reduces as it takes 3.5 hours to do a full build with at least one restart due to timing issues in the msbuild system its self.
IMPEDIMENTS 
* OPEN-37 : getting VS2010 autobuild environment to work proplery on my system Vs2005 autobuild works just fine.
* May need to upgrade personal system(CPU, System Board, and Memory) to work better with autobuid system.(hopes do not have to do this as would prefer to not switch
==== Cummere Mayo ====
----
PAST
* jira
* derby
* privacy stuff
FUTURE
* jira
* privacy stuff
 
IMPEDIMENTS 
*twisted/steam hunts
*privacy stuff
Snowstorm Daily Scrum Archive/03162011

__TOC__
== Sprint 12, ends 03.21.11 ==
== Wednesday, March 16 ==
=== General Notes ===
----
* MMOTD: Oz
===Team Status===
----
==== Merov Linden ====
----
PAST
* merov_linden/viewer-autobuild2010:
** Windows: Tried to fix TC build issues with CG (all TC side). Still blocked.
** Linux: Fixed 3p libs issues with Alain.
* Bug triage
* Viewer Coding and Design IW meeting
FUTURE
* viewer-autobuild2010: continue fixing builds
* STORM-1023 : fmod : answer RB feedback
IMPEDIMENTS
* none
==== Bao Linden ====
----
PAST
* finished STORM-973
* worked on STORM-948
 
FUTURE
* finish investigating STORM-1070
* continue on STORM-948: think about some fixes.
IMPEDIMENTS
* none
==== Wolf Linden ====
----
PAST
* Met with Grumpity
* Storm-1068
* Storm-1077
FUTURE
* Going through issues to update status
IMPEDIMENTS
* none
==== Grumpity ProductEngine ====
----
PAST
* asked for jira changes to VWR & others
* processed PO build
* triage STORM & VWR
* missing everybody emails
* solicit feedback on STORM-1016
FUTURE
* meet with Geo - today!
* discuss storm-1016 with Wolf
* review backlogs
IMPEDIMENTS
* none
==== Paul ProductEngine ====
----
* OOO - sick
==== Seth ProductEngine ====
----
PAST
* BUG (STORM-250) Unexpected "More" text appears in the About Landmark panel after minimizing the floater
** Tested fix and updated it on the review board.
* BUG (STORM-1065) Shared calling card is placed into Friends/All folder
** Investigating the issue with offered calling cards being placed in Friends folder instead of Calling Cards folder.
 
FUTURE
* BUG (STORM-1065) Shared calling card is placed into Friends/All folder
** Estimated: 3 - 4 hours
* BUG (STORM-380) There is a little delay in sound when gesture first time played
** Estimated: 8 - 10 hours
IMPEDIMENTS
* none
==== Vadim ProductEngine ====
----
PAST
* Bug STORM-1028 (Speak button label not displaying at default window size):
** WIP. Found a few more bugs in the reshaping code, trying to fix them all 'cause they may be inter-related.
FUTURE
* Continue with STORM-1028.
IMPEDIMENTS
* Need a PO decision for STORM-1016 (Crash: ctrl-shift-w hides undocked Side Bar panels if almost any floater is opened).
==== Andrey ProductEngine ====
----
PAST
* passed QA 4 issues
* reopened STORM-399
* continued v-d regression testing
** viewer messages
** nearby media
** preferences 
* one guy helped Server IQA with IQA-91
 
FUTURE
* 2.6.2 beta testing
IMPEDIMENTS
* none
==== Cummere Mayo ====
----
PAST
* ccnaf stuff
* failed to get any version of 2.6.1 to run... 
* some more indepth testing of firestorm media filter
FUTURE
* troubleshootng 2.6.1
* helping plan the next phase of how to tighten privacy and security in SL
IMPEDIMENTS
* in over my head ><
* steam/twisted hunt
* trying to figure out how to capture a vid of something intermittant for the ccnaf project
Snowstorm Daily Scrum Archive/04252011

__TOC__
== Sprint 14, ends 04.25.11 ==
== Monday, April 25 ==
=== General Notes ===
----
* Sprint planning today
* PE OOO today
* Seth vacation this week
===Team Status===
----
==== Oz Linden ====
----
PAST
* Reviewed and merged many issues to viewer-development
* Cleaned up some old reviews on codereview
* Some more work on contributor build farm
FUTURE
* Sprint Planning
* More GPU table updates (STORM-1100)
* Work on TeamCity build farm for contributors
IMPEDIMENTS
* none
==== Wolf Linden ====
----
PAST
* out on friday
FUTURE
* Storm-2
IMPEDIMENTS
* none
==== Grumpity ProductEngine ====
----
PAST
* sprint review and retrospective
 
FUTURE
* sprint planning
 
IMPEDIMENTS
* reopened issues keep value for approvals. 
* sick
Snowstorm Daily Scrum Archive/04262011

__TOC__
== Sprint 15, ends 05.16.11 ==
== Tuesday, April 26 ==
=== General Notes ===
----
* Sprint 15 will be 3 weeks to partially compensate for holidays and vacations
* Seth vacation this week
* Oz vacation Wed-Fri.
===Team Status===
----
==== Oz Linden ====
----
PAST
* Sprint Planning
* Contributor build farm work
* Assorted internal reviews
FUTURE
* More GPU table updates (STORM-1100)
IMPEDIMENTS
* 4 days in Las Vegas
==== Wolf Linden ====
----
PAST
* Storm-2 
** sketched out workflow
** preliminary wireframes
** compiled list of all windows and associated functionality
FUTURE
* Wireframes
* more work on windows
IMPEDIMENTS
* none
==== Grumpity ProductEngine ====
----
PAST
* sprint planning
* triage 
* jira cleanup
 
FUTURE
* triage
* crashhunters
* meetings
 
IMPEDIMENTS
* reopened issues keep value for approvals.
==== Paul ProductEngine ====
----
PAST
* BUG STORM-951 (Accidental Self-Muting/Self-Blocking)
** Fixed. After meeting will send for review.
** While I was working on STORM-951 I was faced with problem which I wanted to solve within STORM-951. But it seems that it's not very trivial. It's not directly related to the STORM-951 so I will create JIRA issue for it after meeting.
 
FUTURE
* Work on Windlight Region Settings.
IMPEDIMENTS
* none
==== Vadim ProductEngine ====
----
PAST
* Investigated new WLRS spec and provided my feedback.
* Working on defining WLRS implementation tasks.
 
FUTURE
* Finish defining WLRS tasks.
* Start implementing them.
IMPEDIMENTS
* none
==== Andrey ProductEngine ====
----
PAST
* passed smoke & integrity tests for 2.6.3 RC r227447, see IQA-152 for more details
* passed testing in scope of STORM-1028 on oz_viewer-poreview build
* tested v-d integrated issues on the latest v-d build
** 7 passed QA and 2 reopened 
FUTURE
* pickup 2.6.6 beta build
IMPEDIMENTS
* none
==== Wolfpup Lowenhar ====
----
PAST
* Working inworld (this is part of testing localy built viewers).
** Checking on horses and bundles, plus work on note cards for them.
** Desiding on what type of build to work on next.
* OPEN-9 : still TBD.
** This is marked ready for review.
FUTURE
* Working inworld(this is part of testing localy built viewers).
* STORM-1182 : create local repository for investigation for Windows since Linux and Mac have already been done.
IMPEDIMENTS
* Getting Autobuild system and seceurity software to play nicely on my system.
* Intermittent power issues with system (looks like will be having to replace the power supply).
Snowstorm Daily Scrum Archive/04272011

__TOC__
== Sprint 15, ends 05.16.11 ==
== Wednesday, April 27 ==
=== General Notes ===
----
* Sprint 15 will be 3 weeks to partially compensate for holidays and vacations
* Seth vacation this week
* Oz vacation Wed-Fri.
===Team Status===
----
==== Wolf Linden ====
----
PAST
* WLRS: revised specs
FUTURE
* will publish revision to stakeholders
** will include an answer to Vadim's question
* will publish specs to OS devs next week
IMPEDIMENTS
* none
==== Grumpity ProductEngine ====
----
PAST
* WLRS discussions
* crashhunters
* meetings
 
FUTURE
* VWR triage
IMPEDIMENTS
* none
==== Paul ProductEngine ====
----
PAST
* Work on Windlight Region Settings.
** Working on UI (XML) part of the task according to the spec. 
** Creating floaters, menus, notification boxes, etc.
** Not committing until Jira tickets are created.
** Estimate: should finish this week.
 
FUTURE
* Work on Windlight Region Settings.
IMPEDIMENTS
* none
==== Vadim ProductEngine ====
----
PAST
* Windlight Region Settings design meeting.
* Designing new WLRS implementation, defining technical subtasks by the way.
 
FUTURE
* WLRS: Continue with defining technical subtasks and implementation design.
* WLRS: Create JIRA tickets for XUI-related subtasks so that Paul can submit his work.
* Code review.
IMPEDIMENTS
* none
==== Andrey ProductEngine ====
----
PAST
* picked up 2.6.6 Beta build for testing
* smoke & integrity tests have been passed, although an intermittent crash on Linux has been found (VWR-25624). See IQA-147 for more details
* IQA-148 testing is in progress, there is a bunch of issues marked as Def because TPE cannot verify them
 
FUTURE
* pickup 2.6.6 RC for testing or latest v-d build for regression testing
IMPEDIMENTS
* none
==== Wolfpup Lowenhar ====
----
PAST
* Working inworld(this is part of testing localy built viewers).
** Checking on horses and bundles, plus work on note cards for them.
** Desiding on what type of build to work on next.
* OPEN-9 : still TBD.
* STORM-1182 : tested in my local dev environment and found this had been fixed for Windows 2 months ago so Vadim and Broondas's work is simply porting it to Mac and Linux
FUTURE
* Working inworld(this is part of testing localy built viewers).
IMPEDIMENTS
* Getting Autobuild system and seceurity software to play nicely on my system.