nyuuzyou/wikis huggingface dataset:
Snowstorm Daily Scrum Archive/05042011

__TOC__
== Sprint 15, ends 05.16.11 ==
== Wednesday, May 4 ==
=== General Notes ===
----
* Happy Star Wars day. May the 4th be with you. 
===Team Status===
----
==== Oz Linden ====
----
PAST
* Much merging (trial merges of mesh & windlight project viewer)
* Prototyped GPU table regression test (STORM-1100)
FUTURE
* Meet on contrib-build
* Rewrite GPU table regression test (STORM-1100) in python
IMPEDIMENTS
* none
==== Wolf Linden ====
----
PAST
* Updated and published WLRS specs
FUTURE
* Following up on email from Oz re: spec change, 
* finalizing first draft of customizable UI specs
IMPEDIMENTS
* none
==== Grumpity ProductEngine ====
----
PAST
* crashhunting
* storm triage
* WLRS updated spec
FUTURE
* I10n new issues - prioritize, future process
* WLRS
* VWR triage
 
IMPEDIMENTS
* issues that were acknowledged previously in VWR are not getting any attention
* Project Viewer for WLRS?
==== Paul ProductEngine ====
----
PAST
* TASK STORM-1202 (Time spin control)
** Started implementing. Estimate ~ 12 hours.
** Had troubles with my build while adding files for new TimeSpinCtrl widget. Unfortunately it took much time.
 
FUTURE
* TASK STORM-1202 (Time spin control)
IMPEDIMENTS
* none
==== Wolfpup Lowenhar ====
----
PAST
*STORM-1215 : added comment to RB and discussed with Oz in IRC.
*STORM-1100 : Per Oz's instruction in IRC added comment with specification of video card on my Linux laptop.
* Set up development environment on Lunix notebook computer for basic work.
** have one issue that is just a warning due to different compiler version between me and LL.
FUTURE
* STORM-1215: will generate build logs for Oz when windows system is back up and running.
* See Impediments.
IMPEDIMENTS
* Getting Autobuild system and security software to play nicely on my system.
* Windows System for development work down till parts are received and installed
Snowstorm Daily Scrum Archive/05052011

__TOC__
== Sprint 15, ends 05.16.11 ==
== Thursday, May 5 ==
===Team Status===
----
==== Oz Linden ====
----
PAST
* More trial merges of mesh (not yet in viewer-development)
* Planning contributor build system deployment
* VWR Triage
* Open Development User Group
FUTURE
* Rewrite GPU table regression test (STORM-1100) in python
* Windlight Project viewer build
* Windlight spec review
* Code reviews
IMPEDIMENTS
* none
==== Wolf Linden ====
----
PAST
* WLRS p. 23 follow up with Oz, 
* updated pg. 8, 
* finalized first draft of specs for customizable UI; 
* window UI work 
FUTURE
* More window UI work (making sure I've compiled list of all floaters, etc. and how they work);
* publishing WLRS specs if there are no more comments 
IMPEDIMENTS
* none
==== Grumpity ProductEngine ====
----
PAST
* I10n new issues - prioritize, future process
* WLRS
* VWR triage
FUTURE
* STORM-280 (uninstalling) - sort all related issues, close dupes, coordinate with chopper
* storm triage
* QA roundup
IMPEDIMENTS
*none
==== Paul ProductEngine ====
----
PAST
* BUG STORM-1227 ([crashhunters] crash at LLDir_Win32::getNextFileInDir(std::basic_string,std::allocator > const &,std::basic_string,std::allocator > const &,std::basic_string,std::allocator > &) [secondlife-bin lldir_win32.cpp])
** Tried to reproduce but had no luck.
* TASK STORM-1202 ( TASK STORM-1202 (Time spin control))
** WIP. Estimate ~10 hours.
 
FUTURE
* TASK STORM-1202 ( TASK STORM-1202 (Time spin control))
IMPEDIMENTS
* none
==== Andrey ProductEngine ====
----
PAST
* picked up 2.6.6 beta build#2 r288224
** smoke & integrity tests have been failed by two major tickets: VWR-25687, and EXP-749
** also EXP-755 is reproducible, and VWR-25688 has been reported
* verified EXP-752
* continued with regression pass using 2.6.6 beta build
* tested STORM-1093 changes on the PO build mentioned in the ticket
 
FUTURE
* continue v-d testing
IMPEDIMENTS
* none
==== Wolfpup Lowenhar ====
----
PAST
* Installed new Power Supply in Windows system and tested.
* STORM-1100 : Per Oz's instruction in IRC added comment with specification of video card on my Linux laptop.
* Set up development environment on Lunix notebook computer for basic work.
** have one issue that is just a warning due to different compiler version between me and LL.
FUTURE
* STORM-1215: will generate build logs for Oz when windows system is back up and running.
IMPEDIMENTS
* Getting Autobuild system and security software to play nicely on my system.
* Weather, as it is storming here and causing power to intermittently go out and do not want to risk damaging new P/S.
==== Other notes ====
----
* Cron Stardust has been (slowly) working on a change that reverses the gridlines UI, but it's only 50% done in about 2 months... Too many other interruptions in RL life.. :P (And no, I've not created a JIRA for the suggestion...)
* Jonathan -> Wolf. Q: Storm-1068 decision. A: maps not yet a priority due to basic mode developments
* audio problem fixed
Snowstorm Daily Scrum Archive/05112011

__TOC__
== Sprint 15, ends 05.16.11 ==
== Wednesday, May 11 ==
===Team Status===
----
==== Oz Linden ====
----
PAST
* Several merges to viewer-development
* Extensive meetings over two days with UX team lead 
* PO Review build (notice coming shortly)
FUTURE
* Rewrite GPU table regression test (STORM-1100) in python
* Code reviews
* Open Development User Group
* Update windlight project branch from viewer-development
IMPEDIMENTS
* none
==== Wolf Linden ====
----
PAST
* Completed evaluation of windows/floaters
FUTURE
* Finalizing recommendations for windows/floaters; Need to set up time with team to review (includes customizable UI)
IMPEDIMENTS
* none
==== Grumpity ProductEngine ====
----
PAST
* crashhunters
* jira-wrangling
 
FUTURE
* vwr triage
* WLRS project viewer?
* reports
* chop-662 
 
IMPEDIMENTS
* need PO build
==== Paul ProductEngine ====
----
PAST
* TASK STORM-1202 (Time spin control)
** Hope to finish today
 
FUTURE
* STORM-1205 (Add "Environment" tab to the "Region/Estate" floater)
IMPEDIMENTS
* none
==== Seth ProductEngine ====
----
PAST
* STORY (STORM-477) Re-implement LLDir::getNextFileInDir() as an iterator object
** Restored backed out changesets, resolved merge conflicts.
* Getting familiar with WLRS spec.
 
FUTURE
* Work on Edit Water Preset floater.
IMPEDIMENTS
* none
==== Vadim ProductEngine ====
----
PAST
* Closed some submitted review requests.
* Working on WLRS implementation.
 
FUTURE
* Proceed with WLRS implementation, hoping to have something to show by Monday.
IMPEDIMENTS
* none
==== Andrey ProductEngine ====
----
PAST
* tested CHOP-663 on all platforms using the build referenced in the ticket
* finished testing in scope of IQA-162
** also has been run additional regression testing on r229289 
FUTURE
* run smoke & integrity on 2.6.8 build#2
* pickup v-d latest build and verify integrated tickets
IMPEDIMENTS
* none
==== Wolfpup Lowenhar ====
----
PAST
This is going to need to be looked at by a dev with more UI experience for Linux OS.
FUTURE
* Looking for some thing to work on. 
* See Impediments.
IMPEDIMENTS
* Getting Autobuild system and security software to play nicely on my system.
* Windows system down till i can get a new new video card for it.
Snowstorm Daily Scrum Archive/05122011

__TOC__
== Sprint 15, ends 05.16.11 ==
== Thursday, May 12 ==
===Team Status===
----
==== Oz Linden ====
----
PAST
* Merge Monkeying
* Sent query to the Moles about making Clouds
* Open Development User Group
* GPU table testing
* Updated windlight project branch from viewer-development
** NOTE: project viewer build changed 
*** from "Project Windlight Estate"
*** to "Project Windlight Region"
FUTURE
* More GPU table testing
* Code reviews
IMPEDIMENTS
* none
==== Grumpity ProductEngine ====
----
PAST
* VWR triage
* PO build
* reports
* chop-662 followup
 
FUTURE
* STORM triage
* add "verify" fix version?
* add "unactionable" transition to needs more info state.
* other jira transitions specified in VWR triage doc?
* find (push to create?) list of currently supported versions.
* is it possible to limit (or is it already limited?) who can "acknowledge" vwr issues?
 
IMPEDIMENTS
* QA team needs L$
==== Paul ProductEngine ====
----
PAST
* TASK STORM-1202 (Time spin control)
** Still working on it. Estimate ~ 5 hours.
 
FUTURE
* TASK STORM-1202 (Time spin control)
* STORM-1205 (Add "Environment" tab to the "Region/Estate" floater)
 
IMPEDIMENTS
* none
==== Seth ProductEngine ====
----
PAST
* Replacing the old Environment Settings dialog with the new one.
** Going to create a jira for this task.
 
FUTURE
* Work on Environment Settings dialog.
IMPEDIMENTS
* none
==== Vadim ProductEngine ====
----
PAST
* WLRS implementation: new way of saving/applying water/sky presets and day cycles to support the new Environment Settings floater.
FUTURE
* We'll continue working on WLRS, aiming to deliver the new basic UI on Monday.
IMPEDIMENTS
* none
==== Andrey ProductEngine ====
----
PAST
* tested CHOP-663 on all platforms using the build referenced in the ticket
* finished testing in scope of IQA-162
** also has been run additional regression testing on r229289 
 
FUTURE
* run smoke & integrity on 2.6.8 build#2
* pickup v-d latest build and verify integrated tickets
IMPEDIMENTS
* none
==== Cron Stardust ====
----
PAST
* I finally got my edit UI suggestion JIRA'd.... Now to make patches at my next breather... :P ** VWR-25739 Reversing the single-axis grid-based drag, scale, and rotate layout 
FUTURE
* Get patches and Repository created for the above
IMPEDIMENTS
* School, work, and other RL... :(
Snowstorm Daily Scrum Archive/05132011

__TOC__
== Sprint 15, ends 05.16.11 ==
== Friday, May 13 ==
===Team Status===
----
==== Oz Linden ====
----
PAST
* Merge Monkeying
* Viewer Evolution User Group
* GPU table testing
* windlight project review
FUTURE
* Check in GPU table & manual test script
IMPEDIMENTS
* none
==== Grumpity ProductEngine ====
----
PAST
* storm triage and sprint cleaning
* QA roundup
 
FUTURE
* VWR triage
* Sprint retrospective
*Discuss with Oz:
** add "verify" fix version?
** add "unactionable" transition to needs more info state.
** other jira transitions specified in VWR triage doc?
** find (push to create?) list of currently supported versions.
** is it possible to limit (or is it already limited?) who can "acknowledge" vwr issues?
** is it possible to automatically uncheck approvals when issue is reopened by QA?
 
IMPEDIMENTS
* none
==== Paul ProductEngine ====
----
PAST 
* TASK STORM-1202 (Time spin control)
** Implemented. Sent for review.
* STORM-1205 (Add "Environment" tab to the "Region/Estate" floater)
** WIP. Investigating. Not providing the estimate until i've not investigated the task.
 
FUTURE
* STORM-1205 (Add "Environment" tab to the "Region/Estate" floater)
IMPEDIMENTS
* none
==== Seth ProductEngine ====
----
PAST
* TASK (STORM-1244) Implement Environment Settings floater
** XUI cleanup.
** Investigating sky and water preset managers.
 
FUTURE
* TASK (STORM-1244) Implement Environment Settings floater
** Estimated: 4 - 6 hours
IMPEDIMENTS
* none
==== Vadim ProductEngine ====
----
PAST
* Task STORM-1200 (Create fixed sun presets):
** Submitted.
* Task STORM-1245 (Implement new way of storing/applying environment settings):
** WIP. Finished with local presets. Adding region settings support (r/o).
 
FUTURE
* Complete STORM-1245, including integration with Seth's Environment Settings floater.
* Create JIRA tickets for remaining tasks.
IMPEDIMENTS
* none
==== Andrey ProductEngine ====
----
PAST
* picked up 2.6.6 release build r229662
* smoke test has been failed by EXP-749 (the issue with voice indicator)
* tested CHOP-663 according to the test plan on on wiki on all platforms
* continued with STORM-1027 testing
** testing on OSX and Windows - done
** on Linux - in progress
 
FUTURE
* pickup the latest v-d build and verify integrated issues
IMPEDIMENTS
* none
==== Wolfpup Lowenhar ====
----
PAST
* Replaced Video card in Windows system.
* Attended Viewer Evolution User Group meeting.
* Working inworld (this is part of testing localy built viewers).
** Checking on horses and bundles, plus work on note cards for them.
** Desiding on what type of build to work on next.
* STORM-941 : Acceptance Criteria added.
* STORM-859 : Tested Ardy's patch by manualy applying it to local repository.
 
FUTURE
* STORM-859 : Create local and online repositories and RB issue so this can go through the steps needed for intergration.
IMPEDIMENTS
* Getting Autobuild system and security software to play nicely on my system.
Snowstorm Daily Scrum Archive/05162011

__TOC__
== Sprint 15, ends 05.16.11 ==
== Monday, May 16 ==
===Team Status===
----
==== Oz Linden ====
----
PAST
* Merge Monkeying - assorted late arrivals 
* Open Dev User Group
* GPU table testing (built test viewer)
FUTURE
* Integrate mesh?
* Integrate GPU table updates
* Sprint Planning
IMPEDIMENTS
* none
==== Wolf Linden ====
----
PAST
* Organizational meetings: Rhett, Oz
FUTURE
* Check in with Grumpity
* WLRS status review
IMPEDIMENTS
* none
==== Grumpity ProductEngine ====
----
PAST
* VWR triage
* Sprint retrospective
* jira workflow changes for VWR triage
* sprint 15 cleanup
 
FUTURE
* sprint planning
* meet with wolf
 
IMPEDIMENTS
* none
==== Paul ProductEngine ====
----
PAST
* TASK STORM-1202 (Time spin control)
** Made some changes according to Vadim's comments in review
* BUG STORM-951 (Accidental Self-Muting/Self-Blocking)
** WIP. Investigating possibilities to refactor fix for ticket according to Vadim's comments in review
 
FUTURE
* STORM-1205 (Add "Environment" tab to the "Region/Estate" floater)
 
IMPEDIMENTS
* none
==== Seth ProductEngine ====
----
PAST
* TASK (STORM-1244) Implement Environment Settings floater
** WIP. Integrating with Vadim's new way of storing/applying environment settings. 90% complete.
 
FUTURE
* TASK (STORM-1244) Implement Environment Settings floater
* TASK (STORM-1256) Region environment settings editor
IMPEDIMENTS
* none
==== Vadim ProductEngine ====
----
PAST
* Task STORM-1245 (Implement new way of storing/applying environment settings):
** Completed by adding region settings support (read-only).
** After Seth finishes with the new Environment Settings Floater (hopefully today) we'll be ready to demonstrate the new basic WLRS UI.
* Created JIRA tasks for the remaining WLRS work.
 
FUTURE
* Help Seth with an assertion problem he's experiencing.
* Proceed with WLRS tasks (probably skies management).
IMPEDIMENTS
* none
==== Andrey ProductEngine ====
----
PAST
* picked up the latest v-d build r229908
* verified 8 integrated tickets
* started regression pass:
** Notifications & Alerts
** Busy Mode
** MiniMap
** World Map
** About Land
** ToS 
FUTURE
* pick up next beta build?
IMPEDIMENTS
* none
==== Wolfpup Lowenhar ====
----
PAST
* STORM-859 : created local and online repositories and also created issue on RB.
* STORM-1100 : DLed test viewer which crashes on start on linux laptop so posted crash report log to issue.
* Attended Open Development User Group meeting.
* Working inworld(this is part of testing localy built viewers).
** Checking on horses and bundles, plus work on note cards for them.
** Desiding on what type of build to work on next.
FUTURE
* Working inworld(this is part of testing localy built viewers).
IMPEDIMENTS
* Getting Autobuild system and seceurity software to play nicely on my system.
Snowstorm Daily Scrum Archive/05172011

__TOC__
== Sprint 16, ends 05.31.11 ==
== Tuesday, May 17 ==
=== General Notes ===
* Paul & Seth will be on loan to Mesh starting tomorrow. 
===Team Status===
----
==== Oz Linden ====
----
PAST
* Merge Monkeying
** Mesh merge (third time the charm?), test running
** Project viewer for upcoming test...
* Sprint 16 Planning
FUTURE
* Integrate GPU table updates
* Build/Review Windlight Project Viewer
IMPEDIMENTS
* none
==== Wolf Linden ====
----
PAST
* Met with Grumpity for status update
* Met with Rhett to discuss strategy for going forward re: Customizable UI vs. Modal UI
 
FUTURE
* Meeting with Richard, Rhett, Epic to discuss viability of Modal UI
* Other Projects
IMPEDIMENTS
* none
==== Grumpity ProductEngine ====
----
PAST
* sprint planning
* met with wolf
* sprint cleanup
* report catchup
 
FUTURE
* crashhunters
* snowstorm triage?
* STORM-951
* WLRS project viewer?
IMPEDIMENTS
* none
==== Paul ProductEngine ====
----
PAST
* STORM-1205 (Add "Environment" tab to the "Region/Estate" floater)
** Fixed and commited.
* STORM-1196 (Mockup: Environment Settings floater)
** Made some changes according to Vadim's comments
* STORM-1032 (Artwork update for Appearance Editor "Edit" icon)
** Fixed and sent for review.
* STORM-811 (AV icon flicker in Object Profile (inworld))
** WIP. Investigating.
 
FUTURE
* Mesh
IMPEDIMENTS
* STORM-951
** I need to get info from server team about: How to get the sender object id for a message of type IM_TASK_INVENTORY_OFFERED (object inventory offer). I need this to be able to block the sender object.
==== Seth ProductEngine ====
----
PAST
* TASK (STORM-1244) Implement Environment Settings floater
** Fixed.
* BUG (STORM-1260) Today's tip viewer-development build crashes on launch on Windows XP
** Fixed.
FUTURE
* BUG (STORM-1260) Today's tip viewer-development build crashes on launch on Windows XP
** Test the fix.
* Mesh tasks.
 
IMPEDIMENTS
* none
==== Vadim ProductEngine ====
----
PAST
* Completed first pass of the new WLRS implementation: the Envirorment Settings
** floater works, looks like we're ready for a project viewer build.
 
FUTURE
* Proceed with WLRS implementation: work on region settings management UI.
IMPEDIMENTS
* none
==== Andrey ProductEngine ====
----
PAST
* picked up the 2.6.9 beta
* smoke & integrity tests have been failed by a startup crash and help unavailability, refer to the IQA-164 for more details
* started testing of changes in the scope of IQA-166 (using a workaround with resetting cache by a "working" viewer)
FUTURE
* pickup a next beta build and re-run smoke tests
* continue with testing IQA-166
IMPEDIMENTS
* none
==== Wolfpup Lowenhar ====
----
PAST
* Working inworld(this is part of testing localy built viewers).
 
FUTURE
* Run a Test build of Brad's must build faster Repository as a test onlocal system.
IMPEDIMENTS
* Getting Autobuild system and security software to play nicely on my system.
==== Jonathan Yap ====
----
PAST
* STORM-1259 (Sculpt dimension meta-data view missing from 2.x, was possible to see in 1.23)
** done
FUTURE
IMPEDIMENTS
* none
Snowstorm Daily Scrum Archive/08302010

== Monday, August 30, 2010 ==
=== General Notes ===
----
* No Daily Scrum tomorrow. Sprint Retrospective (6-7am PT) & Sprint Planning Meeting (7-9am PT) will be held instead.
===Team Status===
----
====Aimee====
----
UK Bank Holiday
====Tofu====
----
UK Bank Holiday
====Oz====
----
PAST
* Tested, reviewed, and pulled fixes from PE
* Pulled build system improvements from Team Chopper
* Wiki updates
FUTURE
* Office Hour
* Post first Development build on secondlife.com !
* More wiki updates
* Poll open source devs re: next sprint contributions
IMPEDIMENTS
* None
==== Merov ====
----
PAST
* LLKDU in viewer-development: Done!
* Add "Sit" to the "pie" menu: Done!
* Lots of code review
FUTURE
* LLKDU upgrade: get all info, details, etc... so we can estimate that work
* Code review, tests and clean up for sprint 2 as required
* Look into Snowglobe backlog for next sprint
IMPEDIMENTS
* None
==== Q ====
----
OOO - Getting released from the rehab hospital tomorrow!
==== Esbee ====
----
PAST
* Finished Jira EXT triage
* Finally started reviewing Resident feedback and ideas for backlog
FUTURE
* Prepare for Sprint Planning Meeting tomorrow
* Get Resident ideas and feedback into the backlog
IMPEDIMENTS
* None
==== Paul ====
----
OOO - sick
==== Andrew ====
----
PAST
*Task VWR-20702 (Snowstorm Sprint 2: As a User who's customized the bottom bar of the Viewer UI, I also want to be able to control the order of the buttons as they appear in the UI.)
** Found servious problems with D&D implementation, leading to crashes. Will not be able to complete in this sprint. May need to consider a different implementation for reordering. 
FUTURE
*Task VWR-20702 
IMPEDIMENTS
* D&D implementation. Will ask for LL consult tomorrow.
==== Vadim ====
----
PAST
*Fixed small bug in Detachable tabs
*Got a bitbucket account and cloned viewer-development there
FUTURE
*Various fixes and polish for Detachable tabs. 
IMPEDIMENTS
* Should we create separate tasks for these fixes & polish? Where and how should they be committed?
==== Sergey ====
----
PAST
*Task (VWR-20696) Write code to allow for undocking of a sidebar tab
**Fixed.
* Task (VWR-20697) Write code to allow for redocking of a sidebar tab
**Fixed.
**Fixed selecting re-docked tab and toggling its tag button state.
**Minor optimization of Side Tray expanding/collapsing upon toggling tab docked/undocked.
*Task (VWR-20970) Implement undocking tabs by dragging.
**WIP.
FUTURE
* Task (VWR-20970) Implement undocking tabs by dragging. Estimated: 4-5 hours.
IMPEDIMENTS
*none
==== Anya ====
----
PAST
* Discuss next sprint process
* Finalize design for bottom bar reordring VWR-20706
FUTURE
* Follow up design discussion in VWR-20695
* Find and torture Lindens who can help sort out some issues with VWR-20702
* Clean up Jira (remove devs no longer here, change assignments, talk to QA who assign to devs that are gone)
IMPEDIMENTS
*we're not making VWR-20702 in this sprint. it was underestimated due to unexpected D&D implementation problems (all D&D behavior is currently tied to inventory.
Snowstorm Sprint Retrospective Archive

__TOC__
=Snowstorm Sprint 7 Retrospective =
Date: Mon Nov 15, 2010
== Team Feedback ==
=== Merov ===
Good:
* Time track work better though we still need to do a better job
* Got traction on "big" items, not just bug fixes
Needs Improvement:
* We're doing a good job with small things but not that good with bigger ones. My own experience shows that 2 weeks is to short to design/socialize/review/code/iterate on anything.
* Time and work load not used consistently, so the burn rate and dashboard cannot be trusted. Please update the work spent and remaining time!
* We still need a way to pick patches from community faster
===Oz ===
Good:
* group communication worked extremely well 
* made lots of progress communicating with community
* handled several integration & beta release minor crises and not have it disrupt everything we’re doing
Needs Improvement:
* trouble focusing on coding tasks
* time is too fragmented
* need a way to take quick & easy patches - use RB & has proposal for fast path
===Esbee===
Esbee had nothing good to say.
Needs Improvement:
* Need to stagger design and development across sprints. (IE. Prim alignment, Keyboard Shortcuts, etc.)
* On a case by case basis, I think we need to consider creating project branches for stories we pick up so we don't have non-functional code sitting in viewer-development.
We can determine this during sprint planning by marking tickets for which we want to create a project viewer.
===Anya===
* beginning of sprint - not enough work - end of sprint - not enough time
===Resident Feedback===
Boroondas Gupte: Where communication went a bit wrong (I'm partly to blame about that myself, I guess) is VWR-23826 . WolfPup asked me to test the STORM-102 branch, where I noticed that. I've asked Oz what info would be needed from me to fix this before it hits viewer-dev, but I still don't know what I have to provide.
* this issue is not lost and will be included in the next sprint. 
==Improvement & action plan:==
===3-week sprint===
* doing things in the open takes more time
* Sprint 8 will be a 3-week sprint. At the end we will review and consider whether to keep this going forward.
* still need to stagger design & socialization work so we have enough at the beginning of a sprint
===Update dashboard daily so we can use results===
* give ourselves credit for what we do, and give ourselves data for better analysis. 
* grumpity to follow up personal tracking in jira
* add merge monkey task in jira and assign back & forth during sprint
* beta build task
* best practices sharing. 
* oz to propose a proposal for quick updates
===Project viewer for larger changes===
* named branch in a forked repo? Fork?
* project viewer before merging back into viewer-dev
** code review
** product owner review
= Past Retrospectives =
 Sprint 2