2025 Yocto Project Weekly Status Archive

== Yocto Project Weekly Status Feb. 11th, 2025 ==
Current Dev Position: YP 5.2 M3
Next Deadline: YP 5.2 M3 Build date 2025-03-03
Next Team Meetings:
*Bug Triage meeting Thursday Feb. 13th at 7:30 am PST (https://zoom.us/j/454367603?pwd=ZGxoa2ZXL3FkM3Y0bFd5aVpHVVZ6dz09)
*Weekly Project Engineering Sync Tuesday Feb. 11th at 8 am PST (https://zoom.us/j/990892712?pwd=cHU1MjhoM2x6ck81bkcrYjRrcmJsUT09)
*Twitch - See https://www.twitch.tv/theyoctojester 
Key Status/Updates:
*YP 5.2 M2 was released
*YP 5.0.7 is under review and passed QA
*We are now 3 weeks from feature freeze for 5.2
*The project autobuilder has upgraded the controller to buildbot 4.2 which was tricky due to our custom plugin and changes to the framework used for the UI. The new UI should have the same functionality and seems faster and easier to use in places.
*We’d like to request help to process the open github pull requests for openembedded-core and bitbake:
**https://github.com/openembedded/openembedded-core/pulls
**https://github.com/openembedded/bitbake/pulls
*Having these open doesn’t look good for the projects and we can’t disable them, some have been open for a long time. We did already clean up the poky pull requests.
*The project has agreed guidance on AI submissions: https://lists.yoctoproject.org/g/docs/message/6300
*There are multiple occasional but annoying autobuilder failures we could do with help debugging/fixing, summarized by https://valkyrie.yocto.io/pub/non-release/abint/ :
**An occasional hang for non-kvm x86/x86-64 qemu images early in boot, see in multiple kernels including the recent 6.12:
***https://autobuilder.yoctoproject.org/valkyrie/#/builders/28/builds/955
***https://bugzilla.yoctoproject.org/show_bug.cgi?id=15463
**dnf failures in where ssh appears to fail, usually on qemumips but also seen on qemuarm: https://bugzilla.yoctoproject.org/show_bug.cgi?id=13674
**Ongoing CDN failures
**New memory allocation issues hinting we may need to scale builds back
*We are open to help developing patches to help debug issue further or other ideas on the causes and/or ways to mitigate them
*The Linux Foundation published information on navigating global regulations and sanctions: https://www.linuxfoundation.org/blog/navigating-global-regulations-and-open-source-us-ofac-sanctions
*Please contact TSC members if there are questions/concerns.
*The gomod mirror issue in meta-openembedded continues to give failed builds on the autobuilder.
*Gold linker support was removed from core.
*Linux 6.6 was removed so we now just have the 6.12 kernel we plan to release YP 5.2 with.
*The performance metric charts were improved to be able to show both commit based and time based data, allowing performance changes to be isolated more easily.
*The triage team decided to clear out the “newcomer” bugs in bugzilla since the remaining ones were likely too hard without specialist knowledge. We’d love to see new/realist newcomer bugs being added.
*The 5.2 development plans are being developed in this document: https://docs.google.com/document/d/1xsnN_HcaMhqg6Dn1P_19AnumDaUMQSdFZ_I4rjD830A/edit?usp=sharing
*We need to continue to develop this, thanks to all who have contributed so far!
Ways to contribute:
*As people are likely aware, the project has a number of components which are either unmaintained, or have people with little to no time trying to keep them alive. These components include: devtool, toaster, wic, oeqa, autobuilder, CROPs containers, pseudo and more. Many have open bugs. Help is welcome in trying to better look after these components!
*There is an issue open upstream with the openssl project related to making path relocation of openssl easier (as used in our buildtools tarball and SDK). We’d love assistance in moving this forward and getting some kind of upstream feature merged to make this easier: https://github.com/openssl/openssl/pull/19260
*There are bugs identified as possible for newcomers to the project: https://wiki.yoctoproject.org/wiki/Newcomers
*There are bugs that are currently unassigned for YP 5.2. See: https://wiki.yoctoproject.org/wiki/Bug_Triage#Medium+_5.2_Unassigned_Enhancements/Bugs
*We’d welcome new maintainers for recipes in OE-Core. Please see the list at: http://git.yoctoproject.org/cgit.cgi/poky/tree/meta/conf/distro/include/maintainers.inc and discuss with the existing maintainer, or ask on the OE-Core mailing list. We will likely move a chunk of these to “Unassigned” soon to help facilitate this.
*Help is very much welcome in trying to resolve our autobuilder intermittent issues. You can see the list of failures we’re continuing to see by searching for the “AB-INT” tag in bugzilla: https://bugzilla.yoctoproject.org/buglist.cgi?quicksearch=AB-INT.
*Help us resolve CVE issues: CVE metrics 
*We have a growing number of bugs in bugzilla, any help with them is appreciated.
Tracking Metrics:
*WDD 2711 (last week 2704) (https://wiki.yoctoproject.org/charts/combo.html)
*OE-Core/Poky Patch Metrics
**Total patches found: 1025 (last week 1029)
**Patches in the Pending State: 172 (17%) [last week 173 (17%)]
*https://autobuilder.yocto.io/-release/patchmetrics/
YP 5.2 Milestone Dates:
*YP 5.2 M2 was released.
*YP 5.2 M3 Build Date 2025-03-03	
*YP 5.2 M3 Release Date 2025-03-14
*YP 5.2 M4 Build Date 2025-03-31	
*YP 5.2 M4 Release Date 2025-04-25
Upcoming dot releases:
*YP 5.0.7 is in review.
*YP 4.0.25 Build Date 2025-02-17	
*YP 4.0.25 Release Date 2025-02-28
*YP 5.1.3 Build Date 2025-02-24	
*YP 5.1.3 Release Date 2025-03-07
*YP 5.0.8 Build Date 2025-03-10	
*YP 5.0.8 Release Date 2025-03-21
*YP 5.1.4 Build Date 2025-03-24	
*YP 5.1.4 Release Date 2025-04-04
*YP 4.0.26 Build Date 2025-04-07	
*YP 4.0.26 Release Date 2025-04-18
*YP 5.0.9 Build Date 2025-04-21	
*YP 5.0.9 Release Date 2025-05-02
*YP 4.0.27 Build Date 2025-05-19	
*YP 4.0.27 Release Date 2025-05-30
*YP 5.0.10 Build Date 2025-06-02	
*YP 5.0.10 Release Date 2025-06-13
*YP 4.0.28 Build Date 2025-06-30	
*YP 4.0.28 Release Date 2025-07-11
The Yocto Project’s technical governance is through its Technical Steering Committee, more information is available at:
https://wiki.yoctoproject.org/wiki/TSC
== Yocto Project Weekly Status Feb. 4th, 2025 ==
Current Dev Position: YP 5.2 M3
Next Deadline: YP 5.2 M3 Build date 2025-03-03
Next Team Meetings:
*Bug Triage meeting Thursday Feb. 6th at 7:30 am PST (https://zoom.us/j/454367603?pwd=ZGxoa2ZXL3FkM3Y0bFd5aVpHVVZ6dz09)
*Weekly Project Engineering Sync Tuesday Feb. 4th at 8 am PST (https://zoom.us/j/990892712?pwd=cHU1MjhoM2x6ck81bkcrYjRrcmJsUT09)
*Twitch - See https://www.twitch.tv/theyoctojester 
Key Status/Updates:
*YP 4.0.24 was released
*YP 5.2 M2 has completed QA and is under review.
*YP 5.0.7 was built and is ready for QA.
*We are now 4 weeks from feature freeze for 5.2
*Patch flow has continued normally, many good fixes, some upgrades and kernel stable updates were merged.
*Issues were identified in gomod mirror handling which means the autobuilder meta-oe mirroring target now continually fails. We need to find a solution to this issue ASAP. The alternative is we drop meta-oe mirroring.
*We plan to merge b4 configuration file support, thanks Quentin.
*Due to issues with newer glibc and issues with the valgrind upgrade, we will drop valgrind ptest support since nobody can maintain it.
*Toolchain selection via virtual recipe specific providers was merged
*Patches for newer binutils, gdb and glibc are pending.
*The binutils upgrade removes gold linker support so that will be removed from core.
*The 5.2 development plans are being developed in this document: https://docs.google.com/document/d/1xsnN_HcaMhqg6Dn1P_19AnumDaUMQSdFZ_I4rjD830A/edit?usp=sharing
*We need to continue to develop this, thanks to all who have contributed so far!
Ways to contribute:
*As people are likely aware, the project has a number of components which are either unmaintained, or have people with little to no time trying to keep them alive. These components include: devtool, toaster, wic, oeqa, autobuilder, CROPs containers, pseudo and more. Many have open bugs. Help is welcome in trying to better look after these components!
*There is an issue open upstream with the openssl project related to making path relocation of openssl easier (as used in our buildtools tarball and SDK). We’d love assistance in moving this forward and getting some kind of upstream feature merged to make this easier: https://github.com/openssl/openssl/pull/19260
*There are bugs identified as possible for newcomers to the project: https://wiki.yoctoproject.org/wiki/Newcomers
*There are bugs that are currently unassigned for YP 5.2. See: https://wiki.yoctoproject.org/wiki/Bug_Triage#Medium+_5.2_Unassigned_Enhancements/Bugs
*We’d welcome new maintainers for recipes in OE-Core. Please see the list at: http://git.yoctoproject.org/cgit.cgi/poky/tree/meta/conf/distro/include/maintainers.inc and discuss with the existing maintainer, or ask on the OE-Core mailing list. We will likely move a chunk of these to “Unassigned” soon to help facilitate this.
*Help is very much welcome in trying to resolve our autobuilder intermittent issues. You can see the list of failures we’re continuing to see by searching for the “AB-INT” tag in bugzilla: https://bugzilla.yoctoproject.org/buglist.cgi?quicksearch=AB-INT.
*Help us resolve CVE issues: CVE metrics 
*We have a growing number of bugs in bugzilla, any help with them is appreciated.
Tracking Metrics:
*WDD 2704 (last week 2714) (https://wiki.yoctoproject.org/charts/combo.html)
*OE-Core/Poky Patch Metrics
**Total patches found: 1029 (last week 1030)
**Patches in the Pending State: 173 (17%) [last week 173 (17%)]
*https://autobuilder.yocto.io/-release/patchmetrics/
YP 5.2 Milestone Dates:
*YP 5.2 M2 is in review.
*YP 5.2 M3 Build Date 2025-03-03	
*YP 5.2 M3 Release Date 2025-03-14
*YP 5.2 M4 Build Date 2025-03-31	
*YP 5.2 M4 Release Date 2025-04-25
Upcoming dot releases:
*YP 4.0.24 was released.
*YP 5.0.7 is in QA.
*YP 4.0.25 Build Date 2025-02-17	
*YP 4.0.25 Release Date 2025-02-28
*YP 5.1.3 Build Date 2025-02-24	
*YP 5.1.3 Release Date 2025-03-07
*YP 5.0.8 Build Date 2025-03-10	
*YP 5.0.8 Release Date 2025-03-21
*YP 5.1.4 Build Date 2025-03-24	
*YP 5.1.4 Release Date 2025-04-04
*YP 4.0.26 Build Date 2025-04-07	
*YP 4.0.26 Release Date 2025-04-18
*YP 5.0.9 Build Date 2025-04-21	
*YP 5.0.9 Release Date 2025-05-02
*YP 4.0.27 Build Date 2025-05-19	
*YP 4.0.27 Release Date 2025-05-30
*YP 5.0.10 Build Date 2025-06-02	
*YP 5.0.10 Release Date 2025-06-13
*YP 4.0.28 Build Date 2025-06-30	
*YP 4.0.28 Release Date 2025-07-11
The Yocto Project’s technical governance is through its Technical Steering Committee, more information is available at:
https://wiki.yoctoproject.org/wiki/TSC
== Yocto Project Weekly Status Jan. 28th, 2025 ==
Current Dev Position: YP 5.2 M3
Next Deadline: YP 5.2 M3 Build date 2025-03-03
Next Team Meetings:
*Bug Triage meeting Thursday Jan. 30th at 7:30 am PST (https://zoom.us/j/454367603?pwd=ZGxoa2ZXL3FkM3Y0bFd5aVpHVVZ6dz09)
*Weekly Project Engineering Sync Tuesday Jan. 28th at 8 am PST (https://zoom.us/j/990892712?pwd=cHU1MjhoM2x6ck81bkcrYjRrcmJsUT09)
*Twitch - See https://www.twitch.tv/theyoctojester 
Key Status/Updates:
*YP 5.2 M2 was built and is in QA
*YP 5.0.7 was built and is ready for QA.
*YP 4.0.24 is in review.
*YP 5.1.2 was released
*Toolchain selection via virtual recipe specific providers was merged
*BB_CURRENT_MC behaviour was changed to default to an empty string rather than “default” to avoid complicating code to avoid bugs
*Bitbake-selftest was fixed to work with newly released git versions
*Problems were found with the gcc poison patches. Now they have been fixed, failures were found in some recipes showing host contamination issues
*The 5.2 development plans are being developed in this document: https://docs.google.com/document/d/1xsnN_HcaMhqg6Dn1P_19AnumDaUMQSdFZ_I4rjD830A/edit?usp=sharing
*We need to continue to develop this, thanks to all who have contributed so far!
Ways to contribute:
*As people are likely aware, the project has a number of components which are either unmaintained, or have people with little to no time trying to keep them alive. These components include: devtool, toaster, wic, oeqa, autobuilder, CROPs containers, pseudo and more. Many have open bugs. Help is welcome in trying to better look after these components!
*There is an issue open upstream with the openssl project related to making path relocation of openssl easier (as used in our buildtools tarball and SDK). We’d love assistance in moving this forward and getting some kind of upstream feature merged to make this easier: https://github.com/openssl/openssl/pull/19260
*There are bugs identified as possible for newcomers to the project: https://wiki.yoctoproject.org/wiki/Newcomers
*There are bugs that are currently unassigned for YP 5.2. See: https://wiki.yoctoproject.org/wiki/Bug_Triage#Medium+_5.2_Unassigned_Enhancements/Bugs
*We’d welcome new maintainers for recipes in OE-Core. Please see the list at: http://git.yoctoproject.org/cgit.cgi/poky/tree/meta/conf/distro/include/maintainers.inc and discuss with the existing maintainer, or ask on the OE-Core mailing list. We will likely move a chunk of these to “Unassigned” soon to help facilitate this.
*Help is very much welcome in trying to resolve our autobuilder intermittent issues. You can see the list of failures we’re continuing to see by searching for the “AB-INT” tag in bugzilla: https://bugzilla.yoctoproject.org/buglist.cgi?quicksearch=AB-INT.
*Help us resolve CVE issues: CVE metrics 
*We have a growing number of bugs in bugzilla, any help with them is appreciated.
Tracking Metrics:
*WDD 2714 (last week 2724) (https://wiki.yoctoproject.org/charts/combo.html)
*OE-Core/Poky Patch Metrics
**Total patches found: 1030 (last week 1024)
**Patches in the Pending State: 173 (17%) [last week 173 (17%)]
*https://autobuilder.yocto.io/-release/patchmetrics/
YP 5.2 Milestone Dates:
*YP 5.2 M2 is in QA.
*YP 5.2 M3 Build Date 2025-03-03	
*YP 5.2 M3 Release Date 2025-03-14
*YP 5.2 M4 Build Date 2025-03-31	
*YP 5.2 M4 Release Date 2025-04-25
Upcoming dot releases:
*YP 4.0.24 is ready for release.
*YP 5.1.2 was released.
*YP 5.0.7 is waiting for QA.
*YP 4.0.25 Build Date 2025-02-17	
*YP 4.0.25 Release Date 2025-02-28
*YP 5.1.3 Build Date 2025-02-24	
*YP 5.1.3 Release Date 2025-03-07
*YP 5.0.8 Build Date 2025-03-10	
*YP 5.0.8 Release Date 2025-03-21
*YP 5.1.4 Build Date 2025-03-24	
*YP 5.1.4 Release Date 2025-04-04
*YP 4.0.26 Build Date 2025-04-07	
*YP 4.0.26 Release Date 2025-04-18
*YP 5.0.9 Build Date 2025-04-21	
*YP 5.0.9 Release Date 2025-05-02
*YP 4.0.27 Build Date 2025-05-19	
*YP 4.0.27 Release Date 2025-05-30
*YP 5.0.10 Build Date 2025-06-02	
*YP 5.0.10 Release Date 2025-06-13
*YP 4.0.28 Build Date 2025-06-30	
*YP 4.0.28 Release Date 2025-07-11
The Yocto Project’s technical governance is through its Technical Steering Committee, more information is available at:
https://wiki.yoctoproject.org/wiki/TSC
== Yocto Project Weekly Status Jan. 21st, 2025 ==
Current Dev Position: YP 5.2 M2
Next Deadline: YP 5.2 M2 Release date 2025-01-20
Next Team Meetings:
*Bug Triage meeting Thursday Jan. 23rd at 7:30 am PST (https://zoom.us/j/454367603?pwd=ZGxoa2ZXL3FkM3Y0bFd5aVpHVVZ6dz09)
*Weekly Project Engineering Sync Tuesday Jan. 21st at 8 am PST (https://zoom.us/j/990892712?pwd=cHU1MjhoM2x6ck81bkcrYjRrcmJsUT09)
*Twitch - See https://www.twitch.tv/theyoctojester 
Key Status/Updates:
*YP 5.2 M1 was released, significantly delayed after several issues (see the release notes)
*YP 5.0.6 was released.
*YP 5.2 M2 is due to build this week, likely after the toolchain provider issues are resolved.
*YP 5.1.2 is under review for release
*YP 4.0.24 is still in QA
*After discussion and experimentation, support for toolchain selection via virtual/cross-cc is going to be added via a bitbake API, patches are under testing/review.
*Many good patches have been merged or are under review and close to merging, thanks all for the great work. Several do need small tweaks to get them over the line to the standard we need but it is great to see the variety and quality of the improvements.
*The 5.2 development plans are being developed in this document: https://docs.google.com/document/d/1xsnN_HcaMhqg6Dn1P_19AnumDaUMQSdFZ_I4rjD830A/edit?usp=sharing
*We need to continue to develop this, thanks to all who have contributed so far!
Ways to contribute:
*As people are likely aware, the project has a number of components which are either unmaintained, or have people with little to no time trying to keep them alive. These components include: devtool, toaster, wic, oeqa, autobuilder, CROPs containers, pseudo and more. Many have open bugs. Help is welcome in trying to better look after these components!
*There is an issue open upstream with the openssl project related to making path relocation of openssl easier (as used in our buildtools tarball and SDK). We’d love assistance in moving this forward and getting some kind of upstream feature merged to make this easier: https://github.com/openssl/openssl/pull/19260
*There are bugs identified as possible for newcomers to the project: https://wiki.yoctoproject.org/wiki/Newcomers
*There are bugs that are currently unassigned for YP 5.2. See: https://wiki.yoctoproject.org/wiki/Bug_Triage#Medium+_5.2_Unassigned_Enhancements/Bugs
*We’d welcome new maintainers for recipes in OE-Core. Please see the list at: http://git.yoctoproject.org/cgit.cgi/poky/tree/meta/conf/distro/include/maintainers.inc and discuss with the existing maintainer, or ask on the OE-Core mailing list. We will likely move a chunk of these to “Unassigned” soon to help facilitate this.
*Help is very much welcome in trying to resolve our autobuilder intermittent issues. You can see the list of failures we’re continuing to see by searching for the “AB-INT” tag in bugzilla: https://bugzilla.yoctoproject.org/buglist.cgi?quicksearch=AB-INT.
*Help us resolve CVE issues: CVE metrics 
*We have a growing number of bugs in bugzilla, any help with them is appreciated.
Tracking Metrics:
*WDD 2724 (last week 2763) (https://wiki.yoctoproject.org/charts/combo.html)
*OE-Core/Poky Patch Metrics
**Total patches found: 1024 (last week 1030)
**Patches in the Pending State: 173 (17%) [last week 175 (17%)]
*https://autobuilder.yocto.io/-release/patchmetrics/
YP 5.2 Milestone Dates:
*YP 5.2 M1 was released.
*YP 5.2 M2 Build Date 2025-01-20	
*YP 5.2 M2 Release Date 2025-01-31
*YP 5.2 M3 Build Date 2025-03-03	
*YP 5.2 M3 Release Date 2025-03-14
*YP 5.2 M4 Build Date 2025-03-31	
*YP 5.2 M4 Release Date 2025-04-25
Upcoming dot releases:
*YP 5.0.6 was released.
*YP 4.0.24 is in QA.
*YP 5.1.2 is ready for release.
*YP 5.0.7 Build Date 2025-01-27	
*YP 5.0.7 Release Date 2025-02-07
*YP 4.0.25 Build Date 2025-02-17	
*YP 4.0.25 Release Date 2025-02-28
*YP 5.1.3 Build Date 2025-02-24	
*YP 5.1.3 Release Date 2025-03-07
*YP 5.0.8 Build Date 2025-03-10	
*YP 5.0.8 Release Date 2025-03-21
*YP 5.1.4 Build Date 2025-03-24	
*YP 5.1.4 Release Date 2025-04-04
*YP 4.0.26 Build Date 2025-04-07	
*YP 4.0.26 Release Date 2025-04-18
*YP 5.0.9 Build Date 2025-04-21	
*YP 5.0.9 Release Date 2025-05-02
*YP 4.0.27 Build Date 2025-05-19	
*YP 4.0.27 Release Date 2025-05-30
*YP 5.0.10 Build Date 2025-06-02	
*YP 5.0.10 Release Date 2025-06-13
*YP 4.0.28 Build Date 2025-06-30	
*YP 4.0.28 Release Date 2025-07-11
The Yocto Project’s technical governance is through its Technical Steering Committee, more information is available at:
https://wiki.yoctoproject.org/wiki/TSC
== Yocto Project Weekly Status Jan. 14th, 2025 ==
Current Dev Position: YP 5.2 M2
Next Deadline: YP 5.2 M2 Release date 2025-01-20
Next Team Meetings:
*Bug Triage meeting Thursday Jan. 16th at 7:30 am PST (https://zoom.us/j/454367603?pwd=ZGxoa2ZXL3FkM3Y0bFd5aVpHVVZ6dz09)
*Weekly Project Engineering Sync Tuesday Jan. 14th at 8 am PST (https://zoom.us/j/990892712?pwd=cHU1MjhoM2x6ck81bkcrYjRrcmJsUT09)
*Twitch - See https://www.twitch.tv/theyoctojester 
Key Status/Updates:
*YP 5.2 M1 has two major QA issues, one for beaglebone and one for beagleplay
**A potential fix merged for the first issue, the second remains unresolved, kernel stable upgrades did not fix it.
**https://bugzilla.yoctoproject.org/show_bug.cgi?id=15703
**https://bugzilla.yoctoproject.org/show_bug.cgi?id=15704
*YP 5.2 M2 is due to build next week and we haven’t resolved M1 yet!
*YP 5.0.6 has been approved for release
*YP 5.1.2 and 4.0.24 are queued in QA
*There is some discussion about toolchain selection mechanisms via virtual/cross-cc providers on the architecture list which could help with clang integration.
*There are discussions about how to implement “manifest” based fetchers to handle cargo, go and npm amongst others. We need to solve this problem in a way which everyone can work with but there is limited feedback or involvement in the patch review. Help is needed here to get this right and solve the long standing problems with these forms of software. Thanks to everyone already involved in the discussions.
*We were able to upgrade rust to 1.81, thanks!
*Various other key changes were merged (fragment handling fix, aclocal cleanup, qemu options fixes, flag ??= support, pytest improvements, deb multilib fixes and more)
*A native class extension fix merged but it may cause some wider metadata issues short term since new dependencies are being exposed.
*The 5.2 development plans are being developed in this document: https://docs.google.com/document/d/1xsnN_HcaMhqg6Dn1P_19AnumDaUMQSdFZ_I4rjD830A/edit?usp=sharing
*We need to continue to develop this, thanks to all who have contributed so far!
Ways to contribute:
*As people are likely aware, the project has a number of components which are either unmaintained, or have people with little to no time trying to keep them alive. These components include: devtool, toaster, wic, oeqa, autobuilder, CROPs containers, pseudo and more. Many have open bugs. Help is welcome in trying to better look after these components!
*There is an issue open upstream with the openssl project related to making path relocation of openssl easier (as used in our buildtools tarball and SDK). We’d love assistance in moving this forward and getting some kind of upstream feature merged to make this easier: https://github.com/openssl/openssl/pull/19260
*There are bugs identified as possible for newcomers to the project: https://wiki.yoctoproject.org/wiki/Newcomers
*There are bugs that are currently unassigned for YP 5.2. See: https://wiki.yoctoproject.org/wiki/Bug_Triage#Medium+_5.2_Unassigned_Enhancements/Bugs
*We’d welcome new maintainers for recipes in OE-Core. Please see the list at: http://git.yoctoproject.org/cgit.cgi/poky/tree/meta/conf/distro/include/maintainers.inc and discuss with the existing maintainer, or ask on the OE-Core mailing list. We will likely move a chunk of these to “Unassigned” soon to help facilitate this.
*Help is very much welcome in trying to resolve our autobuilder intermittent issues. You can see the list of failures we’re continuing to see by searching for the “AB-INT” tag in bugzilla: https://bugzilla.yoctoproject.org/buglist.cgi?quicksearch=AB-INT.
*Help us resolve CVE issues: CVE metrics 
*We have a growing number of bugs in bugzilla, any help with them is appreciated.
Tracking Metrics:
*WDD 2763 (last week 2840) (https://wiki.yoctoproject.org/charts/combo.html)
*OE-Core/Poky Patch Metrics
**Total patches found: 1030 (last week 1037)
**Patches in the Pending State: 174 (17%) [last week 175 (17%)]
*https://autobuilder.yocto.io/-release/patchmetrics/
YP 5.2 Milestone Dates:
*YP 5.2 M1 in review.
*YP 5.2 M2 Build Date 2025-01-20	
*YP 5.2 M2 Release Date 2025-01-31
*YP 5.2 M3 Build Date 2025-03-03	
*YP 5.2 M3 Release Date 2025-03-14
*YP 5.2 M4 Build Date 2025-03-31	
*YP 5.2 M4 Release Date 2025-04-25
Upcoming dot releases:
*YP 5.0.6 is ready for release.
*YP 4.0.24 is in QA.
*YP 5.1.2 is in QA.
*YP 5.0.7 Build Date 2025-01-27	
*YP 5.0.7 Release Date 2025-02-07
*YP 4.0.25 Build Date 2025-02-17	
*YP 4.0.25 Release Date 2025-02-28
*YP 5.1.3 Build Date 2025-02-24	
*YP 5.1.3 Release Date 2025-03-07
*YP 5.0.8 Build Date 2025-03-10	
*YP 5.0.8 Release Date 2025-03-21
*YP 5.1.4 Build Date 2025-03-24	
*YP 5.1.4 Release Date 2025-04-04
*YP 4.0.26 Build Date 2025-04-07	
*YP 4.0.26 Release Date 2025-04-18
*YP 5.0.9 Build Date 2025-04-21	
*YP 5.0.9 Release Date 2025-05-02
*YP 4.0.27 Build Date 2025-05-19	
*YP 4.0.27 Release Date 2025-05-30
*YP 5.0.10 Build Date 2025-06-02	
*YP 5.0.10 Release Date 2025-06-13
*YP 4.0.28 Build Date 2025-06-30	
*YP 4.0.28 Release Date 2025-07-11
The Yocto Project’s technical governance is through its Technical Steering Committee, more information is available at:
https://wiki.yoctoproject.org/wiki/TSC
== Yocto Project Weekly Status Jan. 7th, 2025 ==
Current Dev Position: YP 5.2 M2
Next Deadline: YP 5.2 M2 Release date 2025-01-20
Next Team Meetings:
*Bug Triage meeting Thursday Jan. 9th at 7:30 am PST (https://zoom.us/j/454367603?pwd=ZGxoa2ZXL3FkM3Y0bFd5aVpHVVZ6dz09)
*Weekly Project Engineering Sync Tuesday Jan. 7th at 8 am PST (https://zoom.us/j/990892712?pwd=cHU1MjhoM2x6ck81bkcrYjRrcmJsUT09)
*Twitch - See https://www.twitch.tv/theyoctojester 
Key Status/Updates:
*YP 5.2 M1 has two major QA issues, one for beaglebone and one for beagleplay
**The issues are being investigated:
**https://bugzilla.yoctoproject.org/show_bug.cgi?id=15703
**https://bugzilla.yoctoproject.org/show_bug.cgi?id=15704
*YP 5.0.6 is ready to be released
*Feedback from Richard has now been given on the meta-clang merging patches which are not ready yet. Development work is needed to move this forward, a copy and paste into core isn’t enough and it will not merge without help from people.
*There are discussions about how to implement “manifest” based fetchers to handle cargo, go and npm amongst others. We need to solve this problem in a way which everyone can work with but there is limited feedback or involvement in the patch review. Help is needed here to get this right and solve the long standing problems with these forms of software.
*Patches using config fragment and include_all are being worked on in master-next for OE-Core.
*There is a proposed fix for some native class extension handling code bugs/issues however that fix creates new dependency problems and will require wider metadata changes.
*The 5.2 development plans are being developed in this document: https://docs.google.com/document/d/1xsnN_HcaMhqg6Dn1P_19AnumDaUMQSdFZ_I4rjD830A/edit?usp=sharing
*We need to continue to develop this, thanks to all who have contributed so far!
Ways to contribute:
*As people are likely aware, the project has a number of components which are either unmaintained, or have people with little to no time trying to keep them alive. These components include: devtool, toaster, wic, oeqa, autobuilder, CROPs containers, pseudo and more. Many have open bugs. Help is welcome in trying to better look after these components!
*There is an issue open upstream with the openssl project related to making path relocation of openssl easier (as used in our buildtools tarball and SDK). We’d love assistance in moving this forward and getting some kind of upstream feature merged to make this easier: https://github.com/openssl/openssl/pull/19260
*There are bugs identified as possible for newcomers to the project: https://wiki.yoctoproject.org/wiki/Newcomers
*There are bugs that are currently unassigned for YP 5.2. See: https://wiki.yoctoproject.org/wiki/Bug_Triage#Medium+_5.2_Unassigned_Enhancements/Bugs
*We’d welcome new maintainers for recipes in OE-Core. Please see the list at: http://git.yoctoproject.org/cgit.cgi/poky/tree/meta/conf/distro/include/maintainers.inc and discuss with the existing maintainer, or ask on the OE-Core mailing list. We will likely move a chunk of these to “Unassigned” soon to help facilitate this.
*Help is very much welcome in trying to resolve our autobuilder intermittent issues. You can see the list of failures we’re continuing to see by searching for the “AB-INT” tag in bugzilla: https://bugzilla.yoctoproject.org/buglist.cgi?quicksearch=AB-INT.
*Help us resolve CVE issues: CVE metrics 
*We have a growing number of bugs in bugzilla, any help with them is appreciated.
Tracking Metrics:
*WDD 2840 (last week 2845) (https://wiki.yoctoproject.org/charts/combo.html)
*OE-Core/Poky Patch Metrics
**Total patches found: 1037 (last week 1046)
**Patches in the Pending State: 174 (17%) [last week 175 (17%)]
*https://autobuilder.yocto.io/-release/patchmetrics/
YP 5.2 Milestone Dates:
*YP 5.2 M1 in review.
*YP 5.2 M2 Build Date 2025-01-20	
*YP 5.2 M2 Release Date 2025-01-31
*YP 5.2 M3 Build Date 2025-03-03	
*YP 5.2 M3 Release Date 2025-03-14
*YP 5.2 M4 Build Date 2025-03-31	
*YP 5.2 M4 Release Date 2025-04-25
Upcoming dot releases:
*YP 5.0.6 in review.
*YP 4.0.24 Build Date 2025-01-06	
*YP 4.0.24 Release Date 2025-01-17
*YP 5.1.2 Build Date 2025-01-13	
*YP 5.1.2 Release Date 2025-01-24
*YP 5.0.7 Build Date 2025-01-27	
*YP 5.0.7 Release Date 2025-02-07
*YP 4.0.25 Build Date 2025-02-17	
*YP 4.0.25 Release Date 2025-02-28
*YP 5.1.3 Build Date 2025-02-24	
*YP 5.1.3 Release Date 2025-03-07
*YP 5.0.8 Build Date 2025-03-10	
*YP 5.0.8 Release Date 2025-03-21
*YP 5.1.4 Build Date 2025-03-24	
*YP 5.1.4 Release Date 2025-04-04
*YP 4.0.26 Build Date 2025-04-07	
*YP 4.0.26 Release Date 2025-04-18
*YP 5.0.9 Build Date 2025-04-21	
*YP 5.0.9 Release Date 2025-05-02
*YP 4.0.27 Build Date 2025-05-19	
*YP 4.0.27 Release Date 2025-05-30
*YP 5.0.10 Build Date 2025-06-02	
*YP 5.0.10 Release Date 2025-06-13
*YP 4.0.28 Build Date 2025-06-30	
*YP 4.0.28 Release Date 2025-07-11
The Yocto Project’s technical governance is through its Technical Steering Committee, more information is available at:
https://wiki.yoctoproject.org/wiki/TSC