Deployments/Archive/2013

== January ==
Day (UTC) 	Time (UTC) 	Time (PST) 	Description
Tuesday, Jan 1 (Holiday) 	0:00-0:30 	4 p.m. - 4:30 p.m. 	Lightning deploy time (proposed)
Wednesday, Jan 2 	18:00-19:00 	10 a.m. - 11 a.m. 	Wikipedia Zero partner testing [Dan / Patrick]
Wednesday, Jan 2 	19:00-21:00 	11 a.m. - 1 p.m. 	MediaWiki 1.21wmf7 to test, test2, mediawiki.org, and wikidata.org [Sam / Aaron / RobLa]
Wednesday, Jan 2 	0:00-0:30 	4 p.m. - 4:30 p.m. 	Lightning deploy time (proposed)
Thursday, Jan 3 	18:00-19:00 	10 a.m. - 11 a.m. 	Wikipedia Zero partner testing [Dan / Patrick]
Thursday, Jan 3 	19:00-21:00 	11 a.m. - 1 p.m. 	E2 deployment [Benny / Kaldari]
Thursday, Jan 3 	21:00-23:00 	1 p.m. - 3 p.m. 	E3 deployments [Ori / S Page]
Thursday, Jan 3 	0:00-0:30 	4 p.m. - 4:30 p.m. 	Lightning deploy time (proposed)
Monday, Jan 7 	19:00-21:00 	11 a.m. - 1 p.m. 	MediaWiki 1.21wmf7 to non-Wikipedia wikis [Sam / Aaron / RobLa]
Monday, Jan 7 	21:00-23:00 	1 p.m. - 3 p.m. 	Solr updates [Peter / Max]
Tuesday, Jan 8 	09:00-10:00 	1:00 a.m. - 2:00 a.m. 	Internationalization bug fixes/updates [Niklas / Sam / Alolita]
Tuesday, Jan 8 	18:30-20:30 	10:30 a.m. - 12:30 p.m. 	ArticleFeedbackv5 updates [Matthias]
Tuesday, Jan 8 	21:00-23:00 	1 p.m. - 3 p.m. 	MobileFrontend updates [Arthur / Max]
Wednesday, Jan 9 	18:00-19:00 	10 a.m. - 11 a.m. 	Wikipedia Zero partner testing [Dan / Patrick]
Wednesday, Jan 9 	19:00-21:00 	11 a.m. - 1 p.m. 	MediaWiki 1.21wmf7 to English Wikipedia [Sam / Aaron / RobLa]
Thursday, Jan 10 	18:00-19:00 	10 a.m. - 11 a.m. 	Wikipedia Zero partner testing [Dan / Patrick]
Thursday, Jan 10 	19:00-21:00 	11 a.m. - 1 p.m. 	E2 deployment [Benny / Kaldari]
Thursday, Jan 10 	21:00-23:00 	1 p.m. - 3 p.m. 	E3 deployments [Ori / S Page]
Thursday, Jan 10 	23:00-01:00 (Jan 11) 	3 p.m. - 5 p.m. 	MobileFrontend and Zero bug fixes [arthur]
Monday, Jan 14 	19:00-21:00 	11 a.m. - 1 p.m. 	MediaWiki general deployment window (1.21) [Sam / Aaron / RobLa]
Tuesday, Jan 15 	09:00-10:00 	1:00 a.m. - 2:00 a.m. 	Internationalization bug fixes/updates [Niklas / Sam / Alolita]
Tuesday, Jan 15 	18:30-20:30 	10:30 a.m. - 12:30 p.m. 	ArticleFeedbackv5 updates [Matthias]
Tuesday, Jan 15 	21:00-23:00 	1 p.m. - 3 p.m. 	MobileFrontend updates [Arthur / Max]
Wednesday, Jan 16 	18:00-19:00 	10 a.m. - 11 a.m. 	Wikipedia Zero partner testing [Dan / Patrick]
Wednesday, Jan 16 	19:00-21:00 	11 a.m. - 1 p.m. 	MediaWiki 1.21wmf8 / git-deploy [Sam / Aaron / RobLa]
Wednesday, Jan 16 	21:00-21:30 	1 p.m. - 1:30 p.m. 	Read-only test on en.wikipedia.org (<5 minutes during the window)
Thursday, Jan 17 	18:00-19:00 	10 a.m. - 11 a.m. 	Wikipedia Zero partner testing [Dan / Patrick]
Thursday, Jan 17 	19:00-21:00 	11 a.m. - 1 p.m. 	E2 deployment [Benny / Kaldari]
Thursday, Jan 17 	21:00-23:00 	1 p.m. - 3 p.m. 	E3 deployments (Guided Tours, etc) [Ori / S Page]
Thursday, Jan 17 	23:00-01:00 (Jan 18) 	3 p.m. - 5 p.m. 	MobileFrontend updates (Reschedule) [Arthur]
Friday, Jan 18 	18:00-19:00 	10 a.m. - 11 a.m. 	Wikipedia Zero partner testing [Dan / Patrick]
Tuesday, Jan 22 	17:00–01:00 (Wed) 	9 a.m. – 5 p.m. 	Datacenter migration
DEPLOYMENT FREEZE - EQIAD datacenter migration in progress	DEPLOYMENT FREEZE - EQIAD datacenter migration in progress	DEPLOYMENT FREEZE - EQIAD datacenter migration in progress	DEPLOYMENT FREEZE - EQIAD datacenter migration in progress
Wednesday, Jan 23 	19:00-21:00 	11 a.m. - 1 p.m. 	MediaWiki 1.21wmf8 to non-Wikipedia sites [Sam / Aaron / RobLa]
Thursday, Jan 24 	17:00-18:00 	09:00-10:00 	Re-deployment of MobileFrontend after Jan 18 rollback [Arthur/Max]
Thursday, Jan 24 	21:00-23:00 	1 p.m. - 3 p.m. 	E3 deployments: show GettingStarted to 50% of newly-registered enwiki users [ Ori / S Page]
All week 	 	Swift cluster hardware swap out 	
Ceph testing, and populating with data from Swift cluster
* RT tracking bug: https://rt.wikimedia.org/Ticket/Display.html?id=3750
* Bugzilla tracking bug: https://bugzilla.wikimedia.org/show_bug.cgi?id=41184
Monday, Jan 28 	18:00-19:00 	10:00am - 11:00am 	Test and Launch of Wikipedia Zero partner (Orange Botswana) [Dan/Brion]
Monday, Jan 28 	19:00-21:00 	11:00 a.m. - 1:00 p.m. 	MediaWiki 1.21wmf8 to en.wikipedia.org [Sam / Aaron / RobLa]
Monday, Jan 28 	21:00-23:00 	1:00 pm - 3:00 pm 	CentralNotice translations deploy/Cookie lifetime configuration change [Mwalker/Pgerhes]
Tuesday, Jan 29 	09:00-10:00 	1:00 a.m. - 2:00 a.m. 	Internationalization bug fixes/updates [Niklas / Sam / Alolita]
Tuesday, Jan 29 	18:30-20:30 	10:30 a.m. - 12:30 p.m. 	ArticleFeedbackv5 updates [Matthias]
Tuesday, Jan 29 	21:00-23:00 	1 p.m. - 3 p.m. 	MobileFrontend updates [Arthur / Max]
Tuesday, Jan 29 	23:00-24:00 	3 p.m. - 4 p.m. 	Remove the CNBanner/CNBanner_talk namespaces from all wikis except infrastructure wikis. Gerrit patch [Mwalker, Pgehres]
Wednesday, Jan 30 	18:00-19:00 	10 a.m. - 11 a.m. 	Wikipedia Zero partner testing [Dan / Patrick]
Wednesday, Jan 30 	19:00-21:00 	11 a.m. - 1 p.m. 	MediaWiki 1.21wmf8 to *.wikipedia.org + Wikidata client deployment to it.wikipedia.org and he.wikipedia.org [Sam / Aaron / RobLa]
Thursday, Jan 31 	18:00-19:00 	10 a.m. - 11 a.m. 	Wikipedia Zero partner testing [Dan / Patrick]
Thursday, Jan 31 	19:00-21:00 	11 a.m. - 1 p.m. 	E2 deployment [Benny / Kaldari]
Thursday, Jan 31 	21:00-23:00 	11 a.m. - 3 p.m. 	E3 deployments (Guiders on enwiki, hidden GettingStarted tour, show GettingStarted at 100%, more) [Matt Flaschen / S Page]
== February ==
Day (UTC) 	Time (UTC) 	Time (PST) 	Description
Friday, Feb 1 	19:00-20:00 	11 a.m. - noon 	Parsoid deployment [Roan/Gabriel]
Monday, Feb 4 	19:00-21:00 	11 a.m. - 1 p.m. 	MediaWiki general deployment window (1.21) [Sam / Aaron / RobLa]
Tuesday, Feb 5 	09:00-10:00 	1:00 a.m. - 2:00 a.m. 	Internationalization bug fixes/updates [Niklas / Sam / Alolita]
Tuesday, Feb 5 	18:30-20:30 	10:30 a.m. - 12:30 p.m. 	ArticleFeedbackv5 updates [Matthias]
Tuesday, Feb 5 	21:00-23:00 	1 p.m. - 3 p.m. 	MobileFrontend updates [Arthur / Max]
Wednesday, Feb 6 	18:00-19:00 	10 a.m. - 11 a.m. 	Wikipedia Zero partner testing [Dan / Patrick]
Wednesday, Feb 6 	19:00-21:00 	11 a.m. - 1 p.m. 	MediaWiki general deployment window (1.21) [Sam / Aaron / RobLa]
Thursday, Feb 7 	19:00-21:00 	11 a.m. - 1 p.m. 	E2 deployment [Benny / Kaldari]
Thursday, Feb 7 	21:00-23:00 	1 p.m. - 3 p.m. 	E3 deployments [Ori / S Page / Matt Flaschen]
All week 	 	Swift cluster hardware swap out	
Ceph testing, and populating with data from Swift cluster
* RT tracking bug: https://rt.wikimedia.org/Ticket/Display.html?id=3750
* Bugzilla tracking bug: https://bugzilla.wikimedia.org/show_bug.cgi?id=41184
Monday, Feb 11 	19:00-21:00 	11 a.m. - 1 p.m. 	MediaWiki general deployment window (1.21) [Sam / Aaron / RobLa]
Tuesday, Feb 12 	09:00-10:00 	1:00 a.m. - 2:00 a.m. 	Internationalization bug fixes/updates [Niklas / Sam / Alolita]
Tuesday, Feb 12 	17:00-18:30 	9:00 a.m. - 10:30 a.m. 	Wikidata to enwiki [Sam / Katie]
Tuesday, Feb 12 	18:30-20:30 	10:30 a.m. - 12:30 p.m. 	ArticleFeedbackv5 updates [Matthias]
Tuesday, Feb 12 	21:00-23:00 	1 p.m. - 3 p.m. 	MobileFrontend updates [Arthur / Max]
Wednesday, Feb 13	18:00-19:00 	10 a.m. - 11 a.m. 	Wikipedia Zero partner testing [Dan / Patrick]
Wednesday, Feb 13	19:00-21:00 	11 a.m. - 1 p.m. 	MediaWiki general deployment window (1.21) [Sam / Aaron / RobLa]
Thursday, Feb 14 	19:00-21:00 	11 a.m. - 1 p.m. 	E2 deployment [Benny / Kaldari]
Thursday, Feb 14 	21:00-23:00 	1 p.m. - 3 p.m. 	E3 deployments [Ori / S Page / Matt Flaschen]
Friday, Feb 22 	22:00-24:00 UTC	2pm - 4pm 	Bug fix for Math Extension [Ori], and one JS file each from GuidedTour, GettingStarted, and E3Experiments [Matt Flaschen]
Monday, Feb 25 	19:00-21:00 	11 a.m. - 1 p.m. 	MediaWiki 1.21wmf10 to enwiki [Sam / Aaron / RobLa]
Tuesday, Feb 26 	09:00-10:00 	1:00 a.m. - 2:00 a.m. 	Internationalization bug fixes/updates [Niklas / Sam / Alolita]
Tuesday, Feb 26 	18:30-20:30 	10:30 a.m. - 12:30 p.m. 	ArticleFeedbackv5 updates [Matthias]
Tuesday, Feb 26 	21:00-23:00 	1 p.m. - 3 p.m. 	MobileFrontend updates [Arthur / Max]
Wednesday, Feb 27	18:00-19:00 	10 a.m. - 11 a.m. 	Wikipedia Zero partner testing [Dan]
Wednesday, Feb 27	19:00-21:00 	11 a.m. - 1 p.m. 	MediaWiki general deployment window (1.21) [Sam / Aaron / RobLa]
Thursday, Feb 28 	19:00-21:00 	11 a.m. - 1 p.m. 	E2 deployment [Benny / Kaldari]
Thursday, Feb 28 	21:00-23:00 	1 p.m. - 3 p.m. 	E3 deployments [Ori / S Page / Matt Flaschen]
== March ==
Day (UTC) 	Time (UTC) 	Time (PST) 	Description
Friday, March 1st	17:00-18:00 	9 a.m. - 10 a.m. 	Gerrit upgrade [Chad / Ryan]
Monday 3/4 	19:00-21:00 	11 a.m. - 1 p.m. 	MediaWiki general deployment window (1.21) [Sam / Aaron / RobLa]
* wikidata wmf11 on test2
Tuesday 5th 	18:30-20:30 	10:30 a.m. - 12:30 p.m.	E2/E3 Deployment (normal AFT window)
Tuesday 5th 	21:00-23:00 	1 p.m. - 3 p.m. 	MobileFrontend updates [Arthur / Max]
Wednesday 6th 	18:00-19:00 	10 a.m. - 11 a.m. 	Wikipedia Zero partner testing [Dan]
Wednesday 6th 	19:00-21:00 	11 a.m. - 1 p.m. 	MediaWiki general deployment window (1.21) [Sam / Aaron / RobLa]
* deploy Wikidata clients to all Wikipedias
Thursday 7th 	19:00-21:00 	11 a.m. - 1 p.m. 	E2 deployment (E3 deployment taking E2 slot just-in-case)
Thursday 7th 	21:00-23:00 	1 p.m. - 3 p.m. 	E2 / E3 shared deployment window
Monday 11th 	18:00-20:00 	11 a.m. - 1 p.m. 	MediaWiki general deployment window (1.21) [Sam / Aaron / RobLa]
Monday 11th 	20:00-21:00 	1 p.m. - 2 p.m. 	Gerrit deploy
Tuesday 12th 	08:00-09:00 	1:00 a.m. - 2:00 a.m. 	Internationalization bug fixes/updates [Niklas / Sam / Alolita]
Tuesday 12th 	17:00-18:00 	10:00 a.m. - 11:00 a.m.	Scribunto deploy from master [Brad]
Wednesday 13th 	17:00-18:00 	10 a.m. - 11 a.m. 	Wikipedia Zero partner testing [Dan]
Wednesday 13th 	18:00-20:00 	11 a.m. - 1 p.m. 	MediaWiki general deployment window (1.21) [Sam / Aaron / RobLa]
* Scribunto to all wikis!
Thursday 14th 	17:00-20:00 	9 a.m. - 1 p.m. 	ArticleFeedbackv5 Deployment (stage 1) [Matthias]
* disable AFTv5 on enwiki & dewiki
* deploy (but not enable) AFTv5 code
Thursday 14th 	22:00-0:00 	3 p.m. - 5 p.m. 	MobileFrontend updates [Arthur / Max]
Thursday 14th 	20:00-22:00 	1 p.m. - 3 p.m. 	E3 deployments [Ori / S Page / Matt Flaschen]
Friday March 15 	17:00-20:00 	9am - 1pm 	ArticleFeedbackv5 Deployment (stage 2: config + db) [Matthias]
* Update old data in schema
* re-enabled AFTv5 (whiteleist categories)
Monday 18th 	18:00-20:00 	11 a.m. - 1 p.m. 	MediaWiki general deployment window (1.21) [Sam / Aaron / RobLa]
Monday 18th 	23:00-23:30 	4 p.m. - 4:30 p.m. 	Lightning deploy time [Ori & Terry]
Tuesday 19th 	16:00-20:00 	9:00 a.m. - 1:00 p.m. 	ArticleFeedbackv5 deploy window (frwiki?) [Matthias]
Tuesday 19th 	20:00-22:00 	1 p.m. - 3 p.m. 	MobileFrontend updates [Arthur / Max]
Tuesday 19th 	23:00-23:30 	4 p.m. - 4:30 p.m. 	Lightning deploy time [Ori & Terry]
Wednesday 20th 	17:00-18:00 	10 a.m. - 11 a.m. 	Wikipedia Zero partner testing [Dan]
Wednesday 20th 	18:00-20:00 	11 a.m. - 1 p.m. 	MediaWiki general deployment window (1.21) [Sam / Aaron / RobLa]
Wednesday 20th 	21:00-21:30 	1:30 p.m. - 2 p.m. 	Updates to CentralAuth maintenance scripts (Peter and James)
Wednesday 20th 	23:00-23:30 	4 p.m. - 4:30 p.m. 	Lightning deploy time [Ori & Terry]
Thursday 21st 	18:00-20:00 	11 a.m. - 1 p.m. 	E3 deployment
Thursday 21st 	20:00-23:00 	1 p.m. - 4 p.m. 	E2 deployment: mw:Echo on mediawiki [Benny / Kaldari]
Thursday 21st 	23:00-23:30 	4 p.m. - 4:30 p.m. 	Lightning deploy time [Ori & Terry]
Monday 25th 	18:00-20:00 	11 a.m. - 1 p.m. 	MediaWiki general deployment window (1.21) [Sam / Aaron / RobLa]
* deploy of Wikidata PhaseII on test2
Monday 25th 	21:00 - 23:00	2 p.m. - 4 p.m. 	Fix for CentralNotice bug.
Monday 25th 	23:00-23:30 	4 p.m. - 4:30 p.m. 	Lightning deploy time [Ori & Terry]
Tuesday 26th 	08:00-09:00 	1:00 a.m. - 2:00 a.m. 	Internationalization bug fixes/updates [Niklas / Sam / Alolita]
Tuesday 26th 	16:00-20:00 	9:00 a.m. - 1:00 p.m. 	ArticleFeedbackv5 deploys [Matthias]
* frwiki test deploy
* enwiki categories back on (delayed due to )
Tuesday 26th 	20:00 - 21:00	13:00 - 14:00 	CentralNotice fix for multiple banners Khorn, Mwalker
Tuesday 26th 	21:00-23:00 	2 p.m. - 4 p.m. 	MobileFrontend updates [Arthur / Max]
Tuesday 26th 	23:00-23:30 	4 p.m. - 4:30 p.m. 	Lightning deploy time
Wednesday 27th 	17:00-18:00 	10 a.m. - 11 a.m. 	Wikipedia Zero partner testing [Dan]
Wednesday 27th 	18:00-20:00 	11 a.m. - 1 p.m. 	MediaWiki general deployment window (1.21) [Sam / Aaron / RobLa]
* Phase II of Wikidata on ~10% of wikimedia pageviews
** it, he, hu, ru, tr, uk, uz, hr, bs, sr, sh
** (will include ability to access properties from wiki pages)
** enabled per wiki with setting: allowDataTransclusion = true in InitialiseSettings.php
Wednesday 27th 	21:00-23:00 	2 p.m. - 4 p.m. 	Mobile Team (Arthur)
Wednesday 27th 	23:00-23:30 	4 p.m. - 4:30 p.m. 	Lightning deploy time
Thursday 28th 	10:00-11:00 	3 a.m. - 4 a.m. 	Language/Translation high priority "lightning" deploy - Niklas/Siebrand/Apergos
Thursday 28th 	18:00-20:00 	11 a.m. - 1 p.m. 	E2 deployment [Benny / Kaldari]
Thursday 28th 	20:00-22:00 	1 p.m. - 3 p.m. 	E3 deployments [Ori / S Page / Matt Flaschen]
Thursday 28th 	22:00 - 23:00	3 p.m. - 4 p.m. 	Revert to fix , with - Katie H/Siebrand/Matt Walker
Thursday 28th 	23:00-23:30 	4 p.m. - 4:30 p.m. 	Lightning deploy time
== April ==
Day (UTC) 	Time (UTC) 	Time (PST) 	Description
Monday 1st 	18:00-20:00 	11 a.m. - 1 p.m. 	MediaWiki general deployment window (1.22) [Sam / Aaron / RobLa]
* E3 on test2/mediawiki.org
Monday 1st 	23:00-23:30 	4 p.m. - 4:30 p.m. 	Lightning deploy time [Ori & Terry]
Tuesday 2nd 	08:00-09:00 	1:00 a.m. - 2:00 a.m. 	Internationalization bug fixes/updates [Niklas / Sam / Alolita]
Tuesday 2nd 	17:30-19:30 	10:30 a.m. - 12:30 p.m.	ArticleFeedbackv5 updates [Matthias]
Tuesday 2nd 	20:00-22:00 	1 p.m. - 3 p.m. 	MobileFrontend updates [Arthur / Max]
Tuesday 2nd 	23:00-23:30 	4 p.m. - 4:30 p.m. 	Lightning deploy time
* Backport to 1.21wmf12 and 1.22wmf1 [Brad]
Wednesday 3rd 	17:00-18:00 	10 a.m. - 11 a.m. 	Wikipedia Zero partner testing [Dan]
Wednesday 3rd 	18:00-20:00 	11 a.m. - 1 p.m. 	MediaWiki general deployment window (1.22) [Sam / Aaron / RobLa]
Wednesday 3rd 	23:00-23:30 	4 p.m. - 4:30 p.m. 	Lightning deploy time
Thursday 4th 	16:00 - 18:00	9:00 a.m. - 11:00 a.m. 	AFTv5 bug fixes (Matthias)
Thursday 4th 	19:00-20:00 	12:00 p.m. - 1 p.m. 	Mobile updates for Commons upload (Arthur)
Thursday 4th 	20:00-22:00 	1 p.m. - 3 p.m. 	E3 deployments [Ori / S Page / Matt Flaschen]
Thursday 4th 	22:00-23:00 	3 p.m. - 4 p.m. 	E2 deployment [Benny / Kaldari]
Thursday 4th 	23:00-23:30 	4 p.m. - 4:30 p.m. 	Lightning deploy time
Monday 8th 	18:00-20:00 	11 a.m. - 1 p.m. 	MediaWiki general deployment window (1.22) [Sam / Aaron / RobLa]
Monday 8th 	23:00-23:30 	4 p.m. - 4:30 p.m. 	Lightning deploy time [Ori & Terry]
Tuesday 9th 	08:00-09:00 	1:00 a.m. - 2:00 a.m. 	Internationalization bug fixes/updates [Niklas / Alolita]
* https://bugzilla.wikimedia.org/46840
** Update Translate Solr schema so that Special:SearchTranslations actually works on Wikimedia sites using Translate.
** If the patch to operations is not merged and deployed in time this will be postponed or I might request separate deployment window to rebuild the data.
* https://bugzilla.wikimedia.org/46754
** Enable WebFonts on Dhivehi projects (dv.wikipedia and dv.wiktionary)
* https://bugzilla.wikimedia.org/43359
** Enable WebFonts on the Javanese projects
* https://bugzilla.wikimedia.org/25326
** Devanagari transliteration tool for Bhojpuri Wikipedia
Tuesday 9th 	20:00-22:00 	1 p.m. - 3 p.m. 	MobileFrontend updates [Arthur / Max]
Tuesday 9th 	23:00-23:30 	4 p.m. - 4:30 p.m. 	Lightning deploy time
Wednesday 10th	17:00-18:00 	10 a.m. - 11 a.m. 	Wikipedia Zero partner testing [Dan]
Wednesday 10th	18:00-20:00 	11 a.m. - 1 p.m. 	MediaWiki general deployment window (1.22) [Sam / Aaron / RobLa]
* after MW update is finished, a CentralAuth maintenance script update by Peter Gehres
Wednesday 10th	23:00-23:30 	4 p.m. - 4:30 p.m. 	Lightning deploy time
Thursday 11th 	08:00-09:00 	1:00 a.m. - 2:00 a.m. 	Internationalization emergency bug fixes/updates [Niklas / Alolita]
* Solr change from Tuesday
* Bug fixes for Translate with Internet Explorer:
** https://bugzilla.wikimedia.org/47019
** https://bugzilla.wikimedia.org/47033
** https://bugzilla.wikimedia.org/47034
** https://bugzilla.wikimedia.org/47032
Thursday 11th 	17:00-18:00 	10 a.m. - 11 a.m. 	Test of i10nupdate fix (Brad J)
Thursday 11th 	18:00-20:00 	11 a.m. - 1 p.m. 	E2 deployment: Notifications [Benny / Kaldari]
* Longer archive list (20 notifications instead of 10)
* Larger 'More' button at end of archive page
* User rights notification (now also links to log)
* Internationalization tweaks (right-to-left fixes)
* Updated preferences (to make them easier to use)
* Removed Dismiss feature (from flyout and archive)
* Email bundling (deployed but not yet enabled)
Thursday 11th 	20:00-22:00 	1 p.m. - 3 p.m. 	E3 deployments [Ori / S Page / Matt Flaschen]
* Update Extension:GettingStarted to change filtering of articles on Special:GettingStarted
Thursday 11th 	22:00-23:00 	3 p.m. - 4 p.m. 	CentralNotice feature and bugfix deploy [Mwalker/Katie Horn]
* New Global Allocations feature
* Enabling of the Translate Extension in CentralNotice
* CentralNotice mobile device awareness
* Bugfix for banner logging (initial banner settings were not being logged)
* Bugfix for banner cloning (clones of banners did clone over the i18n text)
* Isarra has requested we push a new favicon at the same time
Thursday 11th 	23:00-23:30 	4 p.m. - 4:30 p.m. 	Lightning deploy time
Friday 12th 	13:00-15:00 	6 a.m. -8 a.m. 	SSD disk added to gallium + Jenkins downtime. announcement RT #4916
Monday 15th 	Unscheduled 	Unscheduled 	Deploy fix for i10n cache update bugzilla:27320 - TimStartling
Monday 15th 	18:00-20:00 	11 a.m. - 1 p.m. 	MediaWiki 1.22wmf2 to test, test2, mediawiki.org [Sam / Aaron / RobLa]
* Soft-launch of new login and account creation forms (accessible via URL parameter)
** Deploying with core
** https://gerrit.wikimedia.org/r/#/c/55847/ - merged in core April 11th
** https://gerrit.wikimedia.org/r/#/c/57823/ - not yet merged, backport the week of 22-26th
Monday 15th 	23:00-23:30 	4 p.m. - 4:30 p.m. 	Lightning deploy time
Tuesday 16th 	08:00-09:00 	1:00 a.m. - 2:00 a.m. 	Internationalization bug fixes/updates [Niklas / Alolita]
Tuesday 16th 	17:30-19:30 	10:30 a.m. - 12:30 p.m.	ArticleFeedbackv5 updates [Matthias] - release tracking
* Deploy solution to the cache <-> AFT db sync issue (resulting in moderation actions not being picked up for an hour)
* Impossible to read feedback for subpages (bug 46896)
* Fix all links to point to Special:ArticleFeedback/<getPrefixedDBkey>
* Make sure no invalid (undo) helpful/unhelpful flags can be performed
* Activity log: time ignores user-timezone settings (bug 43204)
* Inconsistency in the feedback page view and the permalink view makes the feedback page seem not up-to-date (bug 46797)
Tuesday 16th 	20:00-22:00 	1 p.m. - 3 p.m. 	MobileFrontend updates [Arthur / Max]
* config change that might have performance gains on the varnish cluster, only on mediawiki.org
* also ZeroRatedMobileAccess updates
Tuesday 16th 	22:00-23:00 	3 p.m. - 4 p.m. 	l10n updates fixes (Brad J)
Tuesday 16th 	23:00-23:30 	4 p.m. - 4:30 p.m. 	Lightning deploy time
* Adding 2013 Fundraiser to ContributionReporting (mwalker)
* and follow up fixes for WPZero (Arthur R)
Wednesday 17th	17:00-18:00 	10 a.m. - 11 a.m. 	Wikipedia Zero partner testing [Dan]
Wednesday 17th	18:00-20:00 	11 a.m. - 1 p.m. 	Complete migration of enwiki, dewiki, wikidata to mariadb with master swaps [Asher, Peter]
Wednesday 17th	20:00-22:00 	1 p.m. - 3 p.m. 	MediaWiki general deployment window (1.22) [Sam / Aaron / RobLa]
Wednesday 17th	23:00-23:30 	4 p.m. - 4:30 p.m. 	Lightning deploy time 
* CentralNotice/Mobile Fixes (e.g. not pushing banners to everyone)
** https://gerrit.wikimedia.org/r/#/c/59546/ -- Adds a RL dependency for device detection
** https://gerrit.wikimedia.org/r/#/c/59547/ -- Removes an unneeded global
* Contribution Reporting - actually show bars for 2013 -- https://gerrit.wikimedia.org/r/#/c/59544/
Thursday 18th 	16:00-16:30 	9 a.m. - 9:30 a.m. 	Quasi-Lightning deploy time
* re-add supported namespaces on enwiki for AFT (Matthias)
Thursday 18th 	18:00-20:00 	11 a.m. - 1 p.m. 	E2 deployment of Notifications on MediaWiki.org [Benny / Kaldari] - release tracking
* Final features before en-wiki deployment next week
* Updated front-end features
* Updated preferences
* Socialization links
* New email addresses
* Critical bug fixes
* Enable email bundling?
Thursday 18th 	20:00-22:00 	1 p.m. - 3 p.m. 	E3 deployments [Ori / S Page / Matt Flaschen] Notes
Thursday 18th 	22:00-23:00 	3 p.m. - 4 p.m. 	Parsoid deployment (Roan)
Thursday 18th 	23:00-23:30 	4 p.m. - 4:30 p.m. 	Lightning deploy time
* New favicons (mwalker)
* Enable mobile sitenotice on testwiki (arthur)
* Fix Echo email bundling issue (bsitu)
Monday 22nd 	18:00-20:00 	11 a.m. - 1 p.m. 	MediaWiki 1.22wmf2 to English WIkipedia [Sam / Aaron / RobLa]
* Wikidata client update on English Wikipedia. Completion of Wikidata Phase II, which will allow for use of Wikidata properties in infoboxes. There is also an FAQ about Phase2 that might answer your questions.
Monday 22nd 	23:00-23:30 	4 p.m. - 4:30 p.m. 	Lightning deploy time
Tuesday 23rd 	08:00-09:00 	1:00 a.m. - 2:00 a.m. 	Internationalization bug fixes/updates [Niklas / Alolita]
Tuesday 23rd 	17:30-19:30 	10:30 a.m. - 12:30 p.m.	ArticleFeedbackv5 updates [Matthias] - release tracking
* Re-enable to "on" on a subset of English Wikipedia, + updates/bugfixes (French Wikipedia and German Wikipedia)
Tuesday 23rd 	19:30-20:00 	12:30 p.m. - 1:00 p.m. 	Update Cite in 1.22wmf2 for [Brad]
Tuesday 23rd 	20:00-22:00 	1 p.m. - 3 p.m. 	MobileFrontend updates [Arthur / Max]
* First use of CentralNotice to display banners for users of the WP Commons Beta app.
* Deploy of a fix for the "X-Device" caching problem explained in this email. Basically, reduce the cache-miss rate by not varying the cache by 21 different device types.
Tuesday 23rd 	23:00-23:30 	4 p.m. - 4:30 p.m. 	Lightning deploy time
* New wikidata favicon - https://gerrit.wikimedia.org/r/#/c/60338/
Wednesday 24th	17:00-18:00 	10 a.m. - 11 a.m. 	Wikipedia Zero partner testing [Dan]
Wednesday 24th	18:00-20:00 	11 a.m. - 1 p.m. 	MediaWiki 1.22wmf2 to all Wikipedia [Sam / Aaron / RobLa]
* Wikidata client update on all Wikipedia sites (tentative; depending on success of English Wikipedia deployment on Monday)
Wednesday 24th	20:00-21:30 	1 p.m - 2:30 p.m. 	Search updates deploy, client side (MediaWiki) changes (Chad H,, Ram)
* see: , ,
Wednesday 24th	23:00-23:30 	4 p.m. - 4:30 p.m. 	Lightning deploy time
Thursday 25th 	15:30-17:30 	8:30 a.m. - 10:30 a.m. 	VisualEditor alpha to be enabled on additional 14 wikis (but not by default, still opt-in) (details)
Thursday 25th 	17:30-20:00 	10:30 a.m. - 1 p.m. 	E2 deployment (currently Notifications) [Kaldari / Luke / (Benny)] - release tracking
* Releasing of the "Minimum Viable Product" on English Wikipedia. See these two (1 & 2) messages from the Notifications Product Manager, Fabrice Florin, outlining what features are included. (deferred until next Tuesday due to user preferences issues)
* Release MVP on Mediawiki.org
* Please note engineering risks.
Thursday 25th 	20:00-23:00 	1 p.m. - 4 p.m. 	E3 deployments [Ori / S Page / Matt Flaschen] Notes
* Backport account creation form (accessible via URL parameter) to 1.22wmf2. 
* Update ConfirmEdit FancyCaptcha to add refresh button (44376)
Thursday 25th 	23:00-23:30 	4 p.m. - 4:30 p.m. 	Lightning deploy time
* More favicons (mwalker and Isarra)
== May ==
== June ==
== July ==
== August ==
== September ==
== October ==
== Week of October 28th ==
; All week:
* Varnish serving Oceania traffic from ULSFO (Mark Bergsma)
; By day
== Week of November 4 ==
;All week:
* OSM testable rollout (Brandon Black) 
; By day
== Week of November 11 ==
; All week:
* Ops (Mark B) moving front end cache servers to Varnish (from Squid) in our Ashburn datacenter. Should be done early in the week pending issues.
; By day
== Week of December 2 ==
; All week:
* nothing yet
; By day
== Week of December 9 ==
; All week:
* nothing yet
; By day
== Week of December 16 ==
; All week:
* nothing yet
; By day
== Week of December 30 ==
; By day