Yocto Project v1.3 Status

Yocto Project 1.3 release Status
= Project Dashboard =
= Feature/Task Board = 
== Overview ==
Scheduled	Design	Design Review	Development	Patch Review	Merged	Testing	Done (M5)	Blocked
 	 	 	 	 	 	 	 	
== List View ==
=== Blocked === 
=== Scheduled ===
=== Design ===
=== Design Review ===
=== Development ===
=== Patch Review ===
=== Merged ===
=== Testing ===
=== Done ===
= Yocto Project SWAT team = 
Chairperson of the current week: paul.eggleton@intel.com 
Please see here for the details of the SWAT team: https://wiki.yoctoproject.org/wiki/Yocto_Build_Failure_Swat_Team
= Yocto Project 1.3 Release Criteria = 
== Milestone 1 == 
	 Release Criteria		 Milestone 1 Target		 Milestone 1 Status
	Functional Completion		All P1 features are completed.		 See https://wiki.yoctoproject.org/wiki/Yocto_1.3_Schedule for details. 2396 (P1) is moved from M1 to M2, depends on LTSI release, no risk of completing it in 1.3. All others are completed.
	Build and Release (Yocto)		All completed features can be built with no errors.	Pass
	Build and Release (BSPs)		Core BSPs can be built with no errors.	Pass
	Open Bugs		All bugs have been dispositioned. High issues have been fixed.		 - new bugs for 1.3.HIGH priority bugs - high bugs for 1.3 See trend chart at https://wiki.yoctoproject.org/wiki/Yocto_Bug_Trend.
 All high bugs targeted for M1 has been completed. Note: we are merging the priorities of bugs with features. One of the impact is the release criteria, which will be changed to that all high bugs "targeted for the current milestone" are fixed.
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	https://wiki.yoctoproject.org/wiki/Yocto_1.3_Milestone_Test_Report Pass
	Distros Tested		Fedora, Ubuntu, Opensuse current version	OpenSuse 12.1, Ubuntu 12.04, Fedora17
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	https://wiki.yoctoproject.org/wiki/Yocto_1.3_Milestone_Test_Report Pass
	Documentation		No target	n/a
	Build Performance		Try to at least maintain the current performance and improve if possible.	95 minutes, improvement over the past.
	Package Update		50% of the target	Package reporting system is down. No specific concerns from the community. Pass
	Upstream Commits		Have upstream status updated on 100% of patches (so that we can have a status update)		Same as package update above. Pass
	Publication		Yocto 1.3, Milestone 1 release is announced	TBD
== Milestone 2 == 
	 Release Criteria		 Milestone 2 Target		 Milestone 2 Status
	Functional Completion		All P1 features targeted for M2 are completed.		 See https://wiki.yoctoproject.org/wiki/Yocto_1.3_Schedule for details. Complete with approval from CCB on P1 features moved to future milestones
	Build and Release (Yocto)		All completed features can be built with no errors.	Pass
	Build and Release (BSPs)		Core BSPs can be built with no errors.	Pass. MPC BSP had problem but fixed and retested on the master branch.
	Open Bugs		All bugs have been dispositioned. M2 High issues have been fixed.		 - new bugs for 1.3.HIGH priority bugs - high bugs for 1.3 See trend chart at https://wiki.yoctoproject.org/wiki/Yocto_Bug_Trend. Pass
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	https://wiki.yoctoproject.org/wiki/Yocto_1.3_Milestone_Test_Report Pass
	Distros Tested		Fedora, Ubuntu, Opensuse current version	
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	https://wiki.yoctoproject.org/wiki/Yocto_1.3_Milestone_Test_Report Pass
	Documentation		N/A	Pass
	Build Performance		Try to at least maintain the current performance and improve if possible.	127 mins, Pass
	Package Update		70% of the target	http://packages.yoctoproject.org/ Pass
	Upstream Commits		Have upstream status updated on 100% of patches (so that we can have a status update)		Pass
	Publication		Yocto 1.3, Milestone 2 release is announced	Complete
== Milestone 3 == 
	 Release Criteria		 Milestone 3 Target		 Milestone 3 Status
	Functional Completion		All high features targeted for M3 are completed.		 See https://wiki.yoctoproject.org/wiki/Yocto_1.3_Schedule for details. Some high features are moved to M3 (CCB approved), all the rest are completed.
	Build and Release (Yocto)		All completed features can be built with no errors.	Complete
	Build and Release (BSPs)		Core BSPs can be built with no errors.	Complete
	Open Bugs		All bugs have been dispositioned. M3 High issues have been fixed.		 - new bugs for 1.3.HIGH priority bugs - high bugs for 1.3 See trend chart at https://wiki.yoctoproject.org/wiki/Yocto_Bug_Trend. All highs are fixed. 2 highs are recently reopened. 2775 needs a kernel patch to be pulled in. 2675 is verified to be a setup issue.
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	https://wiki.yoctoproject.org/wiki/Yocto_1.3_Milestone_Test_Report Complete
	Distros Tested		Fedora, Ubuntu, Opensuse current version	Ubuntu 12.04, Ubuntu 12.10 – nightly, OpenSuse 12.1, OpenSuse 12.2 RC2, Fedora 17, CentOs 6.3, Fedora 16
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	https://wiki.yoctoproject.org/wiki/Yocto_1.3_Milestone_Test_Report Complete
	Documentation		TBD	n/a
	Build Performance		Try to at least maintain the current performance and improve if possible.	retested M2 with the same machine as M3: M2 - 96 min. M3 - 83 min.
	Package Update		70% of the target	http://packages.yoctoproject.org/ Complete
	Upstream Commits		Have upstream status updated on 100% of patches (so that we can have a status update)		Complete
	Publication		Yocto 1.3, Milestone 3 release is announced	Complete
== Milestone 4 == 
	 Release Criteria		 Milestone 4 Target		 Milestone 4 Status
	Functional Completion		All high features targeted for M4 are completed.		 See https://wiki.yoctoproject.org/wiki/Yocto_1.3_Schedule for details. Pass
	Build and Release (Yocto)		All completed features can be built with no errors.	Pass
	Build and Release (BSPs)		Core BSPs can be built with no errors.	Pass
	Open Bugs		All bugs have been dispositioned. M4 High issues have been fixed.		 - new bugs for 1.3.HIGH priority bugs - high bugs for 1.3 See trend chart at https://wiki.yoctoproject.org/wiki/Yocto_Bug_Trend. No high bugs, pass
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	https://wiki.yoctoproject.org/wiki/Yocto_1.3_Milestone_Test_Report Pass
	Distros Tested		Fedora, Ubuntu, Opensuse current version	Ubuntu 12.04, Ubuntu 12.10 – nightly, OpenSuse 12.1, OpenSuse 12.2 RC2, Fedora 17, CentOs 6.3, Fedora 16 Pass
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	https://wiki.yoctoproject.org/wiki/Yocto_1.3_Milestone_Test_Report Pass
	Documentation		TBD	Pass
	Build Performance		Try to at least maintain the current performance and improve if possible.	85 minutes, no change from M3
	Package Update		70% of the target	http://packages.yoctoproject.org/ Pass
	Upstream Commits		Have upstream status updated on 100% of patches (so that we can have a status update)		Pass
	Publication		Yocto 1.3, Milestone 4 release is announced	Complete
== Milestone 5 (1.3 release) == 
	 Release Criteria		 1.3 release Target		 1.3 release Status
	Functional Completion		All high features targeted for 1.3 are completed.		 See https://wiki.yoctoproject.org/wiki/Yocto_1.3_Schedule for details. Pass
	Build and Release (Yocto)		All completed features can be built with no errors.	Pass
	Build and Release (BSPs)		Core BSPs can be built with no errors.	Pass
	Open Bugs		All bugs have been dispositioned. 1.3 Release high issues have been fixed.		 - new bugs for 1.3.HIGH priority bugs - high bugs for 1.3 See trend chart at https://wiki.yoctoproject.org/wiki/Yocto_Bug_Trend. Pass
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	https://wiki.yoctoproject.org/wiki/Yocto_1.3_Milestone_Test_Report Pass
	Distros Tested		Fedora, Ubuntu, Opensuse (current versions)	Ubuntu 12.04, Ubuntu 12.10, OpenSuse 12.1, OpenSuse 12.2, Fedora 16, Fedora 17, CentOS 6.3
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	https://wiki.yoctoproject.org/wiki/Yocto_1.3_Milestone_Test_Report Pass
	Documentation		Updated for the new release (new features, examples, links, etc.)	Pass
	Build Performance		Try to at least maintain the current performance and improve if possible.	Started with 130 minutes for a build, now it has been improved to about 88 minutes.
	Package Update		70% of the target	http://packages.yoctoproject.org/ Pass
	Upstream Commits		Have upstream status updated on 100% of patches (so that we can have a status update)		Pass
	Publication		Yocto 1.3, release is announced	Complete