Yocto 1.3 Milestone Test Report

This page is to hold Milestone Test Report for Yocto 1.3
====Yocto 1.3 M1 Build Test Report====
This is the Fullpass test report for Yocto 1.3 M1 20120613 build on meta-intel platform. QA found one critical issue that is grub-efi-native fails due to help2man script which blocked all cases on FRI2, reported as bug 2527. For Hob, we found two minor issues, they are Incorrect total image size in "View Package" page and can’t delete layer in special situation. For core build system, self-hosted-image are still running, no new issue found till now, For Distribution Support, Yocto build on OpenSuse 12.1 64 bit and Ubuntu 12.04 64 bit could pass, but beecrypt-native failed to compile on Fedora17(final) 64bit report as 2631.
Other features perform well and no new issue found except the syslog daemon can't startup on qemu and boards.
For Build performance, one qemux86 sato build on a Core i7 machine costs 95 minutes.
Test Summary:
Test detail Summary:
* You can check the detailed test result in attachment for each target.
* The failed/blocked case number is listed with failed cases’ bug number.
Commit Information:
Tree/Branch: poky/master
Commit id: 7f017cab0b3e4d5a4fc356eccd8eb8429b0531d0
Meta branch: master
Commit id: bd00e28dd54b06a1f01f186be168d3af872f96d4
Issue Summary:
====Yocto 1.3 M2 Build Test Report====
Here are the results for the Full Pass testing on 1.3 M2 build with commit id: eb0cb7e8234f5d2e5623406e9660be91cf52f65e
For HOB testing the commit id is: 4bd0338972a1a64829734c43501a3a74c510421a
The link for tested images is: http://autobuilder.yoctoproject.org/pub/nightly/20120712-1 
Summary: Everything looks ok on qemu (both x86 and non-x86), mpc8315e-rdb-sato-sdk tests are blocked by bug 2775, FRI2 has 4 tests cases failing. For Core Build System there are 16 test cases failed (6 bugs) and 2 test cases blocked (by 2 bugs) – most of the tests cases fail due to multilb issues. In ADT there are 10 test cases failed (4 bugs)
The build time for sato image on an i7 processor increased to 127m37.820s (aprox 10%)
Test Summary:
Test detail Summary:
* You can check the detailed test result in attachment for each target.
* The failed/blocked case number is listed with failed cases’ bug number.
Issue Summary:
This page is to hold Milestone Test Report for Yocto 1.3
====Yocto 1.3 M3 Build Test Report====
Here are the results for the full pas tests on 1.3 M3 RC2. The commit used for testing is 8b8748c8f963900b83dc0fdd7757556f917fe4fd.
Some details about the encountered issues below:
BSP – Sudoku-savant project build issue (2878)
ADT – the relocatable sdk issue (2980) causes 13 test cases to be on faile/blocked state , also the Clutter C template issue is unsolved (2577)
Core Build System – x32 is still an issue (2888), cleaning sstate issue is still not solved (2897), incremental RPM image generation (2969), source archiving (2619), the kvm issue was reproduced by another colleague (2790) Yocto BSP creation via JSON (2693) or for qemu (2991) fails, multilib issue (2918 – this requires a little more investigation from QA), 
HOB - all seems ok for RC2
Self-hosted-image - cannot start on Virtual Box (X issue), it is very slow on qemu and it has a m4 package build (3005) issue on VMWare. If the self-hosted-image is used on machine with internet connectivity via proxy there will be an initial sanity check failure, but this is not a blocking issue.
A mention for the performance testing: on a Ubbuntu 12.04 i7 machine using 8 threads the build time was 83 minutes (with prior fetching).
Test Summary:
Test detail Summary:
* You can check the detailed test result in attachment for each target.
* The failed/blocked case number is listed with failed cases’ bug number.
Commit Information:
Tree/Branch: poky/master
Commit id: 8b8748c8f963900b83dc0fdd7757556f917fe4fd
Issue Summary:
====Yocto 1.3 M4 Build Test Report====
Here are the results for 1.3 M4 RC3 full pass testing.
The commit id is: e5c3513ca8abb21eb5e9b8c19d1b9199b14ae07c.
The following issues are encountered:
*For the BSPs: 
**For e-menlow the X server is not starting (3091)
**For FRI2 – connman does not provide a 3g configuration utility (2415), there is dmesg PowerButton error (2989) and the system cannot enter S3 standby mode (2037)
**For qemu x86_64 images – the zypper refresh fails
**For all the boards there is common issue with the Sudoku-savant application (2878) and with the warnings at boot time (2399)
*For core build system:
**There are still errors with the do_rootfs for RPM incremental build (3047), with multilib builds with ipk (2590), the do_rootfs fails for lib64-core-image-sato-sdk (2918) and there is a small issue with the sstate-cache-management.sh
*For ADT 
**There are issues with the lttng (3100) and meta-toolchain-support.
The build for core-image-sato with pre-fetched sources takes 85 minutes
Test Summary:
File:Report_summary-ww39.JPG‎
*You can check the detailed test result in attachment for each target.
*The failed/blocked case number is listed with failed cases’ bug number.
File:Bsp-ww39.JPG
Test detailed Summary:
File:Bsp-detailed-ww39.JPG
Issue Summary:
File:Other-ww39.JPG
====Yocto 1.3 M5 Build Test Report====
Here are the results for 1.3 M5 RC4 full pass testing.
The commit id is: c9de24d3f4845251b01e2eab0aeeb7472badc5bb.
The following issues are encountered. Also updated with comments from Jessica and Saul:
*For the BSPs: 
**For qemu x86_64 images - the zypper refresh fails (2694).
*For core build system:
**There are still errors with the do_rootfs fails for lib64-core-image-sato-sdk (2918).
*For ADT 
**GL support still available on qemuarm (3287).
Test Summary:
File:FullPass_Yocto_1.3_RC4_Test_Result_Summary_v2.JPG
Test detailed Summary:
*You can check the detailed test result in attachment for each target.
*The failed/blocked case number is listed with failed cases’ bug number.
File:FullPass_Yocto_1.3_RC4_Test_Result_Summary_v3.JPG
Issue Summary:
File:FullPass_Yocto_1.3_RC4_Issue_Summary_v2.JPG