Yocto Project v2.3 Status

Yocto Project 2.3 release Status - Work in progress
= Project Dashboard =
https://wiki.yoctoproject.org/charts/combo.html
= Feature/Task Board = 
== Overview ==
Scheduled	Design	Design Complete	Development	Patch Review	Testing	Done	Blocked
 	 	 	 	 	 	 	
== List View ==
=== Blocked === 
=== Planned ===
=== Scheduled ===
=== Design ===
=== Design Complete ===
=== Development ===
=== Patch Review ===
=== Testing ===
=== Done ===
= Yocto Project v2.3 Release Criteria = 
== Milestone 1 - Target Dec. 23, 2016 == 
	 Release Criteria		 Milestone 1 Target		 Milestone 1 Status
	Functional Completion		All high features are completed.		Done
	Build and Release (Yocto)		All completed features can be built with no errors.		Done
	Build and Release (BSPs)		Core BSPs can be built with no errors.		Done
	Open Bugs		All bugs have been dispositioned. Milestone high issues have been fixed.		 Done
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.		Done - https://wiki.yoctoproject.org/wiki/WW52_-_2016-12-19_-_Full_Test_Cycle_2.3_M1_rc1
	Distros Tested		Fedora, Ubuntu, Opensuse, Centos current version		Done Ubuntu 16.04, Ubuntu 14 04, OpenSuse 421, Opensuse 13.2, Debian 8, Centos 7, Fedora 23, Fedora 24
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.		Done - https://wiki.yoctoproject.org/wiki/WW52_-_2016-12-19_-_Full_Test_Cycle_2.3_M1_rc1
	Build Performance		Try to at least maintain the current performance and improve if possible.		Mostly flat to no improvement. - https://wiki.yoctoproject.org/charts/perf_milestone_GDC/performance_test.html
	Package Update		Plan to have 70% or greater packages updated.		Done at 79% - http://recipes.yoctoproject.org/rrs/recipes/2.3/M1/
	Upstream Commits		Have upstream status reviewed on 100% of patches. Greater than 90% upstreamed.		Done at 94%
	Publication		The release is announced		Released
== Milestone 2 - Target Feb. 3, 2017 == 
	 Release Criteria		 Milestone 2 Target		 Milestone 2 Status
	Functional Completion		All high features are completed.		Done
	Build and Release (Yocto)		All completed features can be built with no errors.		Done
	Build and Release (BSPs)		Core BSPs can be built with no errors.		Done
	Open Bugs		All bugs have been dispositioned. Milestone high issues have been fixed.	Done -
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.		Done - https://wiki.yoctoproject.org/wiki/WW06_-_2017-02-03_-_Full_Test_Cycle_2.3_M2_rc3
	Distros Tested		Fedora, Ubuntu, Opensuse, Centos current version	Done - Ubuntu 16.04, Ubuntu 14 04, OpenSuse 421, Opensuse 13.2, Debian 8, Centos 7, Fedora 23, Fedora 24
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.		Done - https://wiki.yoctoproject.org/wiki/WW06_-_2017-02-03_-_Full_Test_Cycle_2.3_M2_rc3
	Build Performance		Try to at least maintain the current performance and improve if possible.		Worse due to Recipe specific sysroots (RSS) - https://wiki.yoctoproject.org/charts/perf_milestone_GDC/performance_test.html
	Package Update		Plan to have 70% or greater packages updated.	Done 82% - http://recipes.yoctoproject.org/rrs/recipes/2.3/M2/
	Upstream Commits		Have upstream status reviewed on 100% of patches. Greater than 90% upstreamed.	Done 94%
	Publication		The release is announced		Released
== Milestone 3 - Target March 10, 2017 == 
	 Release Criteria		 Milestone 3 Target		 Milestone 3 Status
	Functional Completion		All high features are completed.		Done
	Build and Release (Yocto)		All completed features can be built with no errors.		Done
	Build and Release (BSPs)		Core BSPs can be built with no errors.		Done
	Open Bugs		All bugs have been dispositioned. Milestone high issues have been fixed.	- Done
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.		Done - https://wiki.yoctoproject.org/wiki/WW14_-_2017-03-28_-_Full_Test_Cycle_2.3_M3_rc2
	Distros Tested		Fedora, Ubuntu, Opensuse, Centos current version		Done - Ubuntu 16.04, Ubuntu 14 04, OpenSuse 421, Opensuse 13.2, Debian 8, Centos 7, Fedora 23, Fedora 24
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.		Done - https://wiki.yoctoproject.org/wiki/WW14_-_2017-03-28_-_Full_Test_Cycle_2.3_M3_rc2
	Build Performance		Try to at least maintain the current performance and improve if possible.		Done - https://wiki.yoctoproject.org/wiki/WW14_-_2017-03-28_-_Full_Test_Cycle_2.3_M3_rc2#Build_Performance_Test
	Package Update		Plan to have 70% or greater packages updated.	Done 82% - http://recipes.yoctoproject.org/rrs/recipes/2.3/M3/
	Upstream Commits		Have upstream status reviewed on 100% of patches. Greater than 90% upstreamed.		Done - 95%
	Publication		The release is announced		Released
== Milestone 4/Final - Target May 5, 2017 == 
	 Release Criteria		 Milestone 4/Final Target		 Milestone 4/Final Status
	Functional Completion		All high features are completed.	Done
	Build and Release (Yocto)		All completed features can be built with no errors.	Done
	Build and Release (BSPs)		Core BSPs can be built with no errors.	Done
	Open Bugs		All bugs have been dispositioned. Milestone high issues have been fixed.		 Done (#11448 is a BSP specific bug which will be fixed/dispositioned before the BSP release).
	Bug Trend		Downward trend in bug tracking during the stabilization period.	Done - WDD down from 575 (WW13) to 520 (WW17)
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	Done - https://wiki.yoctoproject.org/wiki/WW19_-_2017-05-02_-_Full_Test_Cycle_2.3_rc4
	Distros Tested		Fedora, Ubuntu, Opensuse, Centos current version	Done - Ubuntu 16.10, Ubuntu 16.04, OpenSuse 42.2, Opensuse 13.2, Debian 8, Centos 7, Fedora 24, Fedora 25
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	Done - https://wiki.yoctoproject.org/wiki/WW19_-_2017-05-02_-_Full_Test_Cycle_2.3_rc4
	Documentation		All examples are tested to be functional.	Done
	Build Performance		Try to at least maintain the current performance and improve if possible.	Done - Minimal performance regression, as expected, due to the switch to recipe specific sysroots.
	Package Update		Plan to have 70% or greater packages updated.	Done - 80% - http://recipes.yoctoproject.org/rrs/recipes/2.3/All/
	Upstream Commits		Have upstream status reviewed on 100% of patches. Greater than 90% upstreamed.	Done - 95%
	Wiki/Web Site Updated		Have reviewed the Wiki and Web site to insure all is current.	Done
	Code scan completed		Have reviewed the results of a Protex scan of all code being released.	Done
	Publication		The release is announced	Released
== Yocto Project 2.3.1 release == 
	 Release Criteria		 2.3.1 release		 2.3.1 release
	Build and Release (Yocto)		All completed features can be built with no errors.	Done
	Build and Release (BSPs)		Core BSPs can be built with no errors.	Done
	Open Bugs		All bugs have been dispositioned. Milestone high issues have been fixed.		 Done
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	Done - https://wiki.yoctoproject.org/wiki/WW29_-_2017-07-18-_Full_Test_Cycle_-_2.3.1_rc2
	Distros Tested		Fedora, Ubuntu, Opensuse, Centos current version	Done - CentOS 7.1, Debian 8, Fedora 24, Fedora 25, Ubuntu 17.04, Ubuntu 16.04, OpenSuse 422
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	Done - https://wiki.yoctoproject.org/wiki/WW29_-_2017-07-18-_Full_Test_Cycle_-_2.3.1_rc2
	Build Performance		Try to at least maintain the current performance and improve if possible.	Done - https://wiki.yoctoproject.org/wiki/WW29_-_2017-07-18-_Full_Test_Cycle_-_2.3.1_rc2
	Publication		The release is announced	Released
== Yocto Project 2.3.2 release == 
	 Release Criteria		 2.3.2 release		 2.3.2 release
	Build and Release (Yocto)		All completed features can be built with no errors.	Done
	Build and Release (BSPs)		Core BSPs can be built with no errors.	Done
	Open Bugs		All bugs have been dispositioned. Milestone high issues have been fixed.		 Done
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	Done - https://wiki.yoctoproject.org/wiki/WW38_-_2017-09-20-_Full_Test_Cycle_-_2.3.2_rc1
	Distros Tested		Fedora, Ubuntu, Opensuse, Centos current version	Done - CentOS 7.1, Debian 8, Fedora 24, Fedora 25, OpenSuse 422, Ubuntu 16.04
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	Done - https://wiki.yoctoproject.org/wiki/WW38_-_2017-09-20-_Full_Test_Cycle_-_2.3.2_rc1
	Build Performance		Try to at least maintain the current performance and improve if possible.	Done - https://wiki.yoctoproject.org/wiki/WW38_-_2017-09-20-_Full_Test_Cycle_-_2.3.2_rc1
	Publication		The release is announced	Done
== Yocto Project 2.3.3 release == 
	 Release Criteria		 2.3.3 release		 2.3.3 release
	Build and Release (Yocto)		All completed features can be built with no errors.	Done
	Build and Release (BSPs)		Core BSPs can be built with no errors.	Done
	Open Bugs		All bugs have been dispositioned. Milestone high issues have been fixed.		 Done
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	Done - https://wiki.yoctoproject.org/wiki/WW51_-_2017-12-20-_Full_Test_Cycle_-_2.3.3_rc1
	Distros Tested		Fedora, Ubuntu, Opensuse, Centos current version	Done - CentOS 7.1 x86_64, Debian 8 x86_64, Fedora 25 x86_64, Fedora 26 x86_64, OpenSuse 42.3 x86_64, OpenSuse 422 x86_64, Ubuntu 16.04 x86_64, Ubuntu 17.04 x86-64
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	Done - https://wiki.yoctoproject.org/wiki/WW51_-_2017-12-20-_Full_Test_Cycle_-_2.3.3_rc1
	Build Performance		Try to at least maintain the current performance and improve if possible.	Done - https://wiki.yoctoproject.org/wiki/WW51_-_2017-12-20-_Full_Test_Cycle_-_2.3.3_rc1 - Note: Performance issues found were identified as a testing environment issue, not a YP 2.3.3 issue.
	Publication		The release is announced	Released
== Yocto Project 2.3.4 release == 
	 Release Criteria		 2.3.4 release		 2.3.4 release
	Build and Release (Yocto)		All completed features can be built with no errors.	Done
	Build and Release (BSPs)		Core BSPs can be built with no errors.	Done
	Open Bugs		All bugs have been dispositioned. Milestone high issues have been fixed.		 Done
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	Done - https://wiki.yoctoproject.org/wiki/WW25_-_2018-06-22-_Full_Test_Cycle_-_2.3.4_rc1
	Distros Tested		Fedora, Ubuntu, Opensuse, Centos current version	Done - CentOs 7, Debian 9, Fedora 26, Fedora 27, OpenSuse 42.3, Ubuntu 16.04, Ubuntu 17.10
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	Done - https://wiki.yoctoproject.org/wiki/WW25_-_2018-06-22-_Full_Test_Cycle_-_2.3.4_rc1
	Build Performance		Try to at least maintain the current performance and improve if possible.	Done - https://wiki.yoctoproject.org/wiki/WW25_-_2018-06-22-_Full_Test_Cycle_-_2.3.4_rc1
	Publication		The release is announced	Released