Yocto Project v1.4 Status

Yocto Project 1.4 release Status
= Project Dashboard =
= Feature/Task Board = 
== Overview ==
Scheduled	Design	Design Complete	Development	Patch Review	Testing	Done	Blocked
 	 	 	 	 	 	 	
== List View ==
=== Blocked === 
=== Scheduled ===
=== Design ===
=== Design Complete ===
=== Development ===
=== Patch Review ===
=== Testing ===
=== Done ===
= Yocto Project SWAT team = 
Chairperson of the current week: 
Please see here for the details of the SWAT team: https://wiki.yoctoproject.org/wiki/Yocto_Build_Failure_Swat_Team
= Yocto Project 1.4 Release Criteria = 
== Milestone 1 == 
	 Release Criteria		 Milestone 1 Target		 Milestone 1 Status
	Functional Completion		All high features are completed.		M1 does not have high features scheduled for delivery, we have quite some other new features integrated . One important improvement we have is for performance of some specific use cases. When we building from scratch, we use the sstate cache. The improvement we integrated in M1 makes the sstate cache use more efficient and we are able to cut the build time in this case in half.
	Build and Release (Yocto)		All completed features can be built with no errors.	RC1 build is done successfully
	Build and Release (BSPs)		Core BSPs can be built with no errors.	All core BSPs are built along with RC1 successfully
	Open Bugs		All bugs have been dispositioned. M1 High issues have been fixed.		 No high bugs for M1
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	Full pass testing report is out in the public mailing list.
	Distros Tested		Fedora, Ubuntu, Opensuse current version	Fedora 16/17, Ubuntu 12.04/12.10, CentOS 6.3
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	All core BSPs tested in the full pass testing for RC1
	Documentation		No target	n/a
	Build Performance		Try to at least maintain the current performance and improve if possible.	88 minutes (core-image-sato), no degradation compared with what we have at the end of 1.3 release.
	Package Update		None	update/upstreaming is on going, package report system is mostly fixed. In M2 we should have a target set and check against the target by the end of M2.
	Upstream Commits		Have upstream status updated on 100% of patches (so that we can have a status update)		Ongoing, pass
	Publication		Yocto 1.4, Milestone 1 release is announced	
== Milestone 2&3 == 
	 Release Criteria		 Milestone 3 Target		 Milestone 3 Status
	Functional Completion		All high features are completed.		Completed
	Build and Release (Yocto)		All completed features can be built with no errors.	M3 RC2 generated, build is green.
	Build and Release (BSPs)		Core BSPs can be built with no errors.	All core BSPs are built successfully
	Open Bugs		All bugs have been dispositioned. M3 High issues have been fixed.		 All high bugs have been addressed.
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	Full pass test has been done.
	Distros Tested		Fedora, Ubuntu, Opensuse current version	used Fedora 17 64 bit, 32bit, Ubuntu 12.10 64bit, Ubuntu 12.04 64bit, Opensuse 12.1 64bit, Opensuse 12.2 64bit, CentOS 6.3 64bit.
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	All core BSPs have been tested.
	Documentation		No target	n/a
	Build Performance		Try to at least maintain the current performance and improve if possible.	88 minutes 31 seconds, improved
	Package Update		70% of the target	Complete
	Upstream Commits		Have upstream status updated on 100% of patches (so that we can have a status update)		Complete
	Publication		Yocto 1.4, Milestone 3 release is announced	Complete
== Milestone 4 == 
	 Release Criteria		 Milestone 4 Target		 Milestone 4 Status
	Functional Completion		All high features are completed.		All high features completed.
	Build and Release (Yocto)		All completed features can be built with no errors.	M4 RC1 build generated successfully
	Build and Release (BSPs)		Core BSPs can be built with no errors.	All core BSPs generated
	Open Bugs		All bugs have been dispositioned. M4 High issues have been fixed.		 No high bugs open for M4
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	https://wiki.yoctoproject.org/wiki/Full_Pass_Test_Report_for_Yocto_1.4_M4_RC1_201302202_Build
	Distros Tested		Fedora, Ubuntu, Opensuse current version	Ubuntu 12.04 x86-64, Ubuntu 12.10 x86-64, Fedora 17, Fedora 18, OpenSUSE 12.1, OpenSUSE 12.2
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	https://wiki.yoctoproject.org/wiki/Full_Pass_Test_Report_for_Yocto_1.4_M4_RC1_201302202_Build
	Documentation		No target	No issues. On track
	Build Performance		Try to at least maintain the current performance and improve if possible.	https://wiki.yoctoproject.org/wiki/Performance_Test 12% improvement compared with M3
	Package Update		70% of the target	72%
	Upstream Commits		Have upstream status updated on 100% of patches (so that we can have a status update)		Complete
	Publication		Yocto 1.4, Milestone 4 release is announced	complete
== Milestone 5 == 
	 Release Criteria		 Milestone 5 Target		 Milestone 5 Status
	Functional Completion		All high features are completed.		All high features are completed. All medium+ features except (2308, 2510, 3672) are completed.
	Build and Release (Yocto)		All completed features can be built with no errors.	M5 RC3 have been built successfully.
	Build and Release (BSPs)		Core BSPs can be built with no errors.	All core BSPs are built successfully.
	Open Bugs		All bugs have been dispositioned. M5 High issues have been fixed.		 No high bugs against M5. There was a blocking issue in RC2 (4124, 4130), it's been resolved and verified in RC3.
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	https://wiki.yoctoproject.org/wiki/Yocto_1.4_Milestone_Test_Report#Yocto_1.4_M5_RC3_Build_Test_Report
	Distros Tested		Fedora, Ubuntu, Opensuse current version	Ubuntu 12.04, Ubuntu 12.10, Fedora 17, Fedora 18, OpenSUse 12.1, OpenSuse 12.2, CentOS 6.3
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	Completed
	Documentation		No target	Pass
	Build Performance		Try to at least maintain the current performance and improve if possible.	About 10% kernel build time improvement, Over 30% storage usage reduction for the tmp directory https://wiki.yoctoproject.org/wiki/Performance_Test
	Package Update		70% of the target	Complete
	Upstream Commits		Have upstream status updated on 100% of patches (so that we can have a status update)		Complete
	Publication		Yocto 1.4, Milestone 5 release is announced	Complete
== Milestone 6, 1.4 release == 
	 Release Criteria		 1.4 release Target		 1.4 Release Status
	Functional Completion		All high features are completed.		All high features completed; most of the medium+ features (2 left, one goes to 1.5, one moved to future).
	Build and Release (Yocto)		All completed features can be built with no errors.	All features merged, verified and built successfully
	Build and Release (BSPs)		Core BSPs can be built with no errors.	All core BSPs built successfully: http://autobuilder.yoctoproject.org/pub/nightly/20130418-1/
	Open Bugs		All bugs have been dispositioned. All high issues have been fixed.	
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	https://wiki.yoctoproject.org/wiki/Yocto_1.4_Milestone_Test_Report#Yocto_1.4_M6_RC2_Build_Test_Report
	Distros Tested		Fedora, Ubuntu, Opensuse current version	Ubuntu 12.04, Ubuntu 12.10, Fedora 17, Fedora 18, OpenSUse 12.1, OpenSuse 12.2, CentOS 6.3
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	https://wiki.yoctoproject.org/wiki/1.4_QA_Status#BSP
	Documentation		All docs updated	Completed
	Build Performance		Try to at least maintain the current performance and improve if possible.	The overall build time has been reduced by more than 10%. Kernel build time is reduced by about 25%. With rm_work enabled, 40% less storage will be used for the tmp directory
	Package Update		70% of the target	Completed
	Upstream Commits		Have upstream status updated on 100% of patches (so that we can have a status update)		Completed
	Publication		Yocto 1.4 release is announced	Complete
== Milestone 1.4.3 release == 
	 Release Criteria		 1.4.3 release Target		 1.4.3 Release Status
	Functional Completion		All high features are completed.		All Features completed
	Build and Release (Yocto)		All completed features can be built with no errors.	Pass - YP 1.4.3 rc4 build has been through QA and was approved.
	Build and Release (BSPs)		Core BSPs can be built with no errors.	Pass
	Open Bugs		All bugs have been dispositioned. Milestone high issues have been fixed.		 Pass - No high bugs open for 1.4.3
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	Pass
	Distros Tested		Fedora, Ubuntu, Opensuse, Centos current version	Ubuntu 13.10 64bit, Fedora 19 64bit, Fedora 20 32bit, Opensuse 12.3 64bit, CentOS 6.5 64 bit
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	https://wiki.yoctoproject.org/wiki/WW12_-_2014-03-18_-_Full_Pass_Release_1.4.3.rc4
	Build Performance		Try to at least maintain the current performance and improve if possible.	1.4.3 shows similar build performance times see: https://wiki.yoctoproject.org/wiki/Performance_Test#1.4.1_.26_1.4.2_.26_1.4.3_Build_Time_results
	Publication		The release is announced	Done
== Milestone 1.4.4 release == 
	 Release Criteria		 1.4.4 release Target		 1.4.4 Release Status
	Functional Completion		All high features are completed.		All Features completed
	Build and Release (Yocto)		All completed features can be built with no errors.	Done https://wiki.yoctoproject.org/wiki/WW20_-_2014-05-12_-_Dylan_1.4.4
	Build and Release (BSPs)		Core BSPs can be built with no errors.	Done
	Open Bugs		All bugs have been dispositioned. Milestone high issues have been fixed.		 Pass - No high bugs open for 1.4.4
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	Done
	Distros Tested		Fedora, Ubuntu, Opensuse, Centos current version	Done - Ubuntu 14.04 64bit, Fedora 20 32bit, Opensuse 13.1 64bit, CentOS 6.5 64 bit
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	Done https://wiki.yoctoproject.org/wiki/WW20_-_2014-05-12_-_Dylan_1.4.4
	Publication		The release is announced