Yocto 1.0 Schedule

= v1.0 (release date: Apr 6, 2011) =
----
The detailed milestone map for v1.0 is as below. During the first week of each subsequent milestone past M1 we will have a demonstration of the previous milestone capabilities as well as a planning and design session for the current milestone.
== M2 (Nov 08 to Dec 24 -- Dev Complete Dec 10, Stabilize Complete Dec 17, Release Complete Dec 24) ==
=== Sprint A (closes Nov 12, 11:59pm PDT -- pull request sent, initially reviewed) ===
Group 	Feature Name 	Description 	Priority	Status	Owner 	Source 	Comments / Bugzilla Links
Poky Features 	Kernel interactive targets 	To support incremental kernel development having the ability to run menuconfig (or xconfig, etc) directly is a common request. We'll need to add this for commercialization anyway. i.e. bitbake -c menuconfig. This fuctionality already exists.	1 	Done 	Richard 	bruceashfield	Enhancement
Distribution / components	Distro Audit: Upgrades Planned (Phase 1) 	Complete plan for package upgrades in M2 	1 	Done 	Saul 	 	Continual Maintenance
Validation 	Runtime testing 	Runtime testing of images as part of the autobuilder 	1 	Done 	Jiajun/ScottG	rpurdie 	project commitment
 	Poky Image Creator Wireframe/Interaction Plans Complete 	 	1 	Done 	Josh 	 	
 	SDK Generator Interaction: Plans Complete 	 	1 	Done 	Jessica 	 	
 	Tracing/Profiling Planning Complete 	This needs to cover where we're at now, what we're missing and also propose the future enhancements that may be needed. M2 targets getting existing tools integrated and documented. F2f discussion n the future enhancements 	 	Done 	Tom 	 	
 	Swabber. (Still needs to be integrated into weekly build by default) 	 	1 	Done 	Josh 	 	
Build/Release 	Release process documentation 	 	 	Done 	Beth 	 	
Validation 	Test plan for v1.0 (to address any deficiencies in coverage from v0.9)	 	1 	Done 	Jiajun 	 	
=== Sprint B (closes Nov 19, 11:59pm PDT -- pull request sent, initially reviewed) ===
Group 	Feature Name 	Description 	Priority	Status	Owner 	Source 	Comments / Bugzilla Links
Distribution / components 	Distro Audit: World Packages 	Audit world packages making sure it all build, making sure all are packages are required 	2 	Done 	Saul 	sgw 	Hygiene
Tool Development and SDK Features	SDK Generator Installer UI 	Look at different ways of Installer UI (GTK+ and ncurses) seems none of them is the right choice, decide to go with script to implement all the functionalities of installer and later add UI part on top of it 	1 	Done 	Jessica	jzhang 	Enhancement
Tool Development and SDK Features	Customize sysroot setup 	Add and test out "--sysroot" config option to cross compiler within Eclipse IDE 	1 	Done 	Jessica	jzhang 	Enhancement
Tool Development and SDK Features	SDK Generator Installer design revision	Close all open questions regarding Yocto SDK Generator Installer function design and come up HLD 	1 	Done 	Jessica	jzhang 	Enhancement
Distribution / components 	kernel version 	keeping 2.6.34 as a -stable kernel is the best option. I've also got a newer -devel tree that can be made available or made the default. 	3 	Done 	Bruce 	bruceashfield	enhancement
 	assign Yocto Project PM 	acquire and assign a program manager for Yocto Project 	 	Done 	DaveST 	 	
 	assign Yocto Project Sys Admin 	 	 	Done 	Saul 	 	
Tool Development and SDK Features	oprofileUI 	Fixing various bugs of the oprofileUI to make it workable on big endian host.(i.e. ppc, mips) 	2 	Done 	Jessica	lianhao.lu 	Bug #382 / Bug #493
Poky Feature 	SDK Version Control 	If we can expect that yocto SDK has lots of release in the future, we might need to consider SDK version control. Currently, every thing installed under /opt/poky which leads to things be overriden, we need to be able to use a scheme like /opt/poky-1.0, /opt/poky-2.0 to distiguish things.	2 	Done 	Josh 	jzhang 	Enhancement
Kernel 	Kernel plan complete 	Flesh our kernel deliverables and add to Yocto 1.0 schedule 	 	Done 	Darren 	dvhart 	
=== Sprint C (closes Nov 26, 11:59pm PDT -- pull request sent, initially reviewed) :: NOTE: this is US Thanksgiving week ===
Group 	Feature Name 	Description 	Priority	Status	Owner 	Source 	Comments / Bugzilla Links
Distribution / components 	Distro Audit: Licence Checksums 	licence checksums 	1 	Done 	Saul 	rpurdie 	Hygiene
Poky Features 	Performance Analysis Completed 	"I'd like someone to instrument a green release build, see where it spends time (hot/cold parsing time, individual task building time) and then compare this with our 0.9 release build. I'd also like to compare the disk usage between the two. Once we have a blame list we can then set about fixing it. Some things I know will come up: a) pseudo, b) checksums/signature code, c) exec() vs fork for executing tasks, d) task based prebuilds increasing disk usage, e) rpm dependency calculations, f) using rpm vs. ipk but I may be wrong and there may be others. We need numbers. "	1 	Done 	Saul / Qing, Dongxiao	rpurdie 	Enhancement
Poky Features 	environment variables for kernel builds 	switching a branch, or adding a configuration feature (and even changing the kernel repo) is often done during development of a BSP. Having some additional variables that are pass the bitbake environment scrub would be useful. i.e. KBRANCH=foo bitbake -c configure linux-yocto. This goes along with the other BSP bootstrapping suggestions. 	2 	Done 	Bruce 	bruceashfield	Enhancement
Supported Targets 	ARM Platform Support 	Replace beagleboard with Beagleboard XM - decision 	2 	Done 	Bruce 	alex 	Basic Yocto hardware support
Distribution / components 	Security Process 	We need a dedicated person to scan and apply critical security updates to the distro. The MeeGo team already has a similar process with some scripts which may be leveraged. To complete the task, the process should be documented and a first pass over the metadata made to establish the current position on security. Any upgrades needed should be identified and a plan to address them should be in place but doesn't have to be implemented by this point. 	1 	Done 	ScottG 	ktian1 	enhancement
Tool Development and SDK Features	SDK Generator Installer Opkg repo design	Come up a opkg repo design that will mimic the final Yocto package repo layout to be used by SDK Generator Installer to test against 	2 	Done 	Jessica 	jzhang 	
Tool Development and SDK Features	Yocto Installer tar creaion 	Create a Yocto Installer tar ball which contains Installer script and supported opkg component that will be used for installing other Yocto components 	2 	Done 	Jessica 	jzhang 	
Documentation 	Kernel Framework Paper from WR 	The paper from WR needs to be re-written and then posted somewhere on the Yocto Project site. This will involve examiniation of the text and re-writing and formatting for presentation. Currently it is simply a text document. Completion time assuming uninterrupted time is one week. 	High 	Done 	Scott Rifenbark 	1 Week 	Documentation
Documentation 	Poky Reference Manual 	This guide exists in the 0.9 form. The re-write of the text needs to be completed. So far, all the chapters have been rewritten but not re-posted on the site. Only the appendices remain for a text scrub. Time to complete this would be a week of uninterrupted time. Ideally, the manual would be a sub-manual that would be referenced and architected into the Yocto Project Development Guide. 	Medium 	Done 	Scott Rifenbark 	1 Week 	Documentation
Kernel 	Initial meta-linaro layer 	meta-linaro layer providing a kernel, tool-chain, and uboot loader. This deliverable is primarily to get the infrastructure in place and have a buildable kernel. Toolchain on best effort basis. 	 	Done 	Darren 	dvhart 	Moderate risk of slippage due to holidays.
Kernel 	Tracing: blktrace and sysprof recipes 	 	 	Done 	Tom 	dvhart 	
=== Sprint D (closes Dec 3, 11:59pm PDT -- pull request sent, initially reviewed) :: NOTE: week of the F2F planning meeting ===
Group 	Feature Name 	Description	Priority	Status	Owner	Source	Comments / Bugzilla Links
Kernel	Kernel git branching structure revamped	 	1 	Done 	Bruce	dvhart	
Kernel	Tunnel Creek (Crown Bay) 	 	1 	Done 	Tom 	dvhart	
=== Sprint E (closes Dec 9 (THURSDAY), 11:59pm PDT -- pull request sent, initially reviewed) ===
Group 	Feature Name 	Description 	Priority	Status 	Owner 	Source 	Comments / Bugzilla Links
Distribution / components	Distro Audit: Upgrades Completed (Phase 1) 	Update to new versions as per the agreed plan for M2 from Sprint A 	1 	Done 	Saul 	rpurdie	Continual Maintenance
Distribution / components	Distro Audit: Src Checksums 	Make sure all SRC_URI components have checksums too 	1 	Done 	Saul 	rpurdie	Hygiene
Poky Features 	enable KVM with qemu 	today all new Intel processors support VT, which are enabled on most desktop machines which are most frequently used build machine. with VT support, x86/x86-64 qemu target runs faster which is a good thing for emulation environment. This may require some qemu option tweaks and also poky-qemu script enhancement.	2 	Done 	Saul / Edwin	ktian1 	Enhancement
Kernel 	New kernel recipes 	dev, -devel, -custom 	3 	Done 	Bruce 	dvhart 	
Swabber 	Documentation for swabber 	 	1 	Done 	Alex 	 	
CCB 	Defect triage process in public documented and implemented	 	1 	Done. Triage process is documented, out for review.	Saul 	 	
== M3 (Dec 20 to Feb 08 -- Dev Complete Feb 04, Stabilize Complete Feb 11, Release Complete Feb 18) ==
=== Sprint A (closes Dec 24, 11:59pm PDT -- pull request sent, initially reviewed) ===
Group 	Feature Name 	Description 	Priority	Status	Owner 	Source 	Comments / Bugzilla Links
Kernel 	Initial meta-rt layer 	PREEMPT_RT kernel and related test-cases and benchmarks 	2 	Done 	Darren 	dvhart 	slipped out from M2
Poky Features 	Fetcher Overhaul Phase 1 - SRC_REV enhancement 	
* a) Add code in FetchData::__init__() which will check if the selected fetcher supports srcrev and the automatically call a function to set the src rev value instead of each fetcher doing this.\n 
* e) Break SRCREVINACTION deadlock. To do this, we need to start using a keyword for automatically increasing SRCREV, e.g. SRCREV = "AUTOINC". The actual revision can be injected into PV using SRCPV. If we do this there should no longer be a need of the deadlock; 
* k) Ensure that we only set __BB_DONT_CACHE when SRCREV = "AUTOREV". This may need a new method call for fetchers to tell whether they're "floating" or locked down.	1 	Done 	Saul / Ke, RP 	rpurdie	Enhancement, slipped out from M2
Distribution / components 	Distro Audit Upgrades Planned (Phase 2) 	Complete plan for package upgrades in M2 	1 	Done 	Saul 	 	Continual Maintenance
Poky Features 	Pseudo Performance 	Implement the changes to bitbake based on pseudo's enable/disable switch 	1 	done 	Saul / Qing, Dongxiao	rpurdie	Enhancement, slipped from M2 due to risk and not having Pseudo's change yet.
Tool Development and SDK Features	Fix the issue user target sysroot is owned by root 	The ADT installer will use pseudo to extract user target sysroot which ended up owned by root, this need to be fixed 	1 	done 	Jessica 	jzhang 	Cleanup
Tool Development and SDK Features	Eclipse poky tree interfacing (metadata file editor) 	Provide a metadata file editor with some syntax checking and keywords highlight capabilities 	2 	Done 	Jessica 	jzhang 	Enhancement
Tool Development and SDK Features	IDE Project templates 	Templates for various project types: Clutter GUI, Gtk+ GUI, to help developers get started quickly 	2 	Done 	Jessica 	josh 	Enhancement
Tool Development and SDK Features	push TCF/RSE patches upstream 	work with community to finish up our TCF terminal service, TCF/RSE integration remaining patches taken by upstream. Blocking issues including Eclipse Bug #327865 	1 	Done 	Jessica 	jzhang 	Enhancement
Pseudo 	Pseudo enhancement to enable on/off switch 	 	1 	done 	Mark 	 	
Pseudo 	Bitbake enhancement for pseudo on/off switch 	 	1 	done 	Richard 	 	
bugzilla 	Complete restructure of bugzilla categories 	 	1 	done 	Saul 	 	
Poky Features 	Image creator ground work 	Nomenclature determined, existing gui's bug fixed and backend work implemented 	1 	Done 	Joshua 	 	
Kernel 	Tracing: Initial SystemTap recipe 	Works on x86 	3 	Done 	Tom 	dvhart 	
Distribution / components 	Distro Audit: Package Description/Summary completed 	Ensure DESCRIPTION/SUMMARY fields are all audited 	2 	Done 	Mark 	Mark 	Hygiene, was M2, Sprint B but missed window
Distribution / components 	Zypper/RPM 	Small write-up of the problems we're having w/ Zypper and what we plan to do. (i.e. create a roadmap/design) - Includes rootfs generation - Package uprev/install/removal 	1 	Done 	Mark/Qing 	 	was M2, Sprint B
Distribution / components 	Distro Audit: Licence Checksums 	Make the licence checksums fatal if not present 	1 	Done 	Saul 	rpurdie	Hygiene, was M2, Sprint C
Distribution / components 	push of all relevant Wind River patchs to Yocto (patch comparison)	Ensure patches present to packages in WRS are also in Poky 	1 	Done 	Mark 	Mark 	was M2, Sprint C
Poky Features 	Performance Enhancement Completed 	Initial changes to reduce disk space (sstate-build-*) 	1 	Done 	Saul / Qing, Dongxiao	rpurdie	Enhancement, was M2, Sprint E
Distribution / components 	User specified qemu config support 	We'll provide user an edit box which allows advanced qemu user to specify arbitrary qemu configuration to meet their needs, which the poky-qemu scrip will just append the config list towards the end of the list of parameters to bring up qemu, it also expect the poky-qemu script to do some basic sanity check on the user specifications to catch the obvious mistake 	2 	Done 	Saul / criping 	criping	enhancement, was M2, Sprint E
Tool Development and SDK Features	SDK Version Control support in SDK generator installer 	If we can expect that yocto SDK has lots of release in the future, we might need to consider SDK version control. Currently, if we un-tar the sdk, it will override the older version. It's not good for app developers since they might need the old version to do something. And also, maybe a finer installer than untar is preferred. Installer will tied to certain SDK version and the installation will go under /opt/poky-versionNo.	1 	Done 	Jessica 	criping	Enhancement-expect planning process by Jessica to handle this task. Was M2, Sprint E.
=== Sprint B (closes Jan 07, 11:59pm PDT -- pull request sent, initially reviewed) ===
Group 	Feature Name 	Description 	Priority	Status 	Owner 	Source 	Comments / Bugzilla Links	
Poky Features 	Bitbake multi-threaded parsing 	Bitbake recipe parsing is currently single threaded. I want to make this multithreaded as the speedup would be nice. If I can only take a single task for myself for 1.0, I'm nominating this one as I enjoy this kind of thing and I have ideas on how to do it. 	1 	Done 	Richard	rpurdie	Enhancement 	
Distribution / components 	Lock in Kernel/Toolchain version 	Locked in 2.6.37 and gcc 4.5.1. Pending decision to move to 4.5.2 and Linaro 	 	Done 	 	Richard	 	
Distribution / components 	License Update 	For each of the licences we support, I'd really like to have a licences directory with a copy of that license contained within. When it comes to deciding what a given LICENSE field means, this would be the reference. It also means we can include the licences a given image includes with the image. This continues to make our license handling world class and ahead of the field.	2 	Done 	Beth 	rpurdie	Hygiene 	
Tool Development and SDK Features	Qemu configuration change 	Provice edit box for advanced user to specify qemu configurations 	2 	Done 	Jessica	criping	 	
Tool Development and SDK Features	Lock down Eclipse+CDT+TCF version 	Will use Eclipse Halo 3.6 	1 	Done 	Jessica	 	 	
Demo 	Finalize on demo plans for v1.0 launch 	 	1 	Done 	Dave 	 	 	
Release 	Release plans for v1.0 launch 	Fill out the M4 plan with the necessary release activities and timings 	1 	Done 	Beth 	 	 	
Poky Features 	Basic image creator GUI 	Functional UI missing some Advanced features 	1 	In replan	Joshua 	 	 	
Tool Development and SDK Features	Yocto Installer for SDK Generator Installation functions support	Detailed feature request can be found at: http://bugzilla.pokylinux.org/show_bug.cgi?id=589 	1 	Done 	Jessica	rpurdie	Enhancement 	
Kernel 	Tracing: trace-cmd python binding cleanup 	 	3 	Done 	Darren 	dvhart 	 	
=== Sprint C (closes Jan 14, 11:59pm PDT -- pull request sent, initially reviewed) ===
Group 	Feature Name 	Description 	Priority	Status 	Owner 	Source 	Comments / Bugzilla Links
Poky Features 	kernel development layer 	The (correct) poky behaviour of building known revisions coupled with the fetcher requiring a BSP branch to already be present means that local modifications (and kernel source tree) are required for kernel development. I already have a layer that overrides/modifies the behaviour when added to the bblayers.conf and configured into an environment. This seems useful for more people to use.	2 	Done 	Bruce 	bruceashfield	Enhancement, was M2, Sprint C
Distribution / components 	Zypper/RPM 	RPM Up-rev / Zypper Up-rev [lets get to the latest versions] 	1 	Done 	Mark/Qing 	 	was M2, Sprint C
Supported Targets 	Intel Platform Support 	JasperForest 	2 	Basic support in place; DPDK evaluation in process, overall BSP plan still TBD	Tom 	davest 	Basic ECG support (Moved from Sprint A)
Tool Development and SDK Features	Eclipse poky tree interfacing (git support) 	Use Eclipse git capability to install poky tree from git repo and able to interact with git repo at file level within Poky tree 	2 	Done 	Jessica 	jzhang 	Enhancement
Poky Features 	Poky Image Creator 	A standalone application you can run which asks you to select a distro and machine, then presents a list of packages you can select. Once the selection is made, it goes off and bakes you an image which is then presented to you. Implementation wise, it should use the sstate packages, be a bitbake UI and use the usual poky bbclass files to do the image construction behind the scenes. 	1 	Re-plan 	Joshua 	rpurdie 	Enhancement
Distribution / components 	LSB Sanity 	execute LSB Test and improve passing rate and document failures with clear understanding 	2 	Done 	MarkH/Saul 	sgw 	Hygiene
Tool Development and SDK Features	Image creator integration with Eclipse 	 	2 	replan 	Jessica 	jzhang 	Enhancement
Kernel 	Tracing: perf trace marker support 	This is from feedback to the new trace command. Ingo appears to have this nearly complete already. 	3 	Done 	Darren 	dvhart 	
Cleanup 	bitbake user experience error handling validation completed 	 	2 	Done 	Richard 	 	
Cleanup 	variable scrub - ensure all metadata variables are documented	Script with a histogram of variable use done, identified 50 variables to document; Add task for actual documentation update is low on the list 	2 	Done 	Scott/Darren	 	
Kernel 	Tracing: package kernelshark 	 	3 	Done 	Darren 	dvhart 	
=== Sprint D (closes Jan 21, 11:59pm PDT -- pull request sent, initially reviewed) ===
Group 	Feature Name 	Description 	Priority	Status	Owner 	Source 	Comments / Bugzilla Links
Poky Features 	Fetcher Overhaul Phase 2 - API reorg 	
* f) Add a generic unpack funciton to __init__.py based on the unpack task in Poky ;
* g) Split go() methods into the following steps: i) download() - do whatever transfer is necessary to get the sources locally ii) build_mirror_data() - generate any data that would be needed to construct a source mirror iii) unpack() - takes a directory as an argument of where to place extracted sources;
The existing go() methods should be replaced with a set of calls to the above sections of functionality as appropriate in the individual fetchers. Some of these categories of function make no sense in certain fetchers, in which case they shouldn't need to implement them. Functions are only executed if the method is present.
* h) Change Poky's unpack to call an unpack method in the fetchers.
* i) Change Poky's fetch task to call a "download" method in the fetcher instead of go().	1 	Done 	Saul / Ke, RP 	rpurdie	Enhancement
Poky Features 	Fetcher Overhaul Phase 3 - git enhancement 	
* j) Optimize git fetcher for the new layout so for a git checkout, we clone the repository in download(), then unpack just does a clone with references to the original repo. 
* k) Ensure that we only set __BB_DONT_CACHE when SRCREV = "AUTOREV". This may need a new method call for fetchers to tell whether they're "floating" or locked down. 
* l) Add a new "BB_NO_NETWORK" variable which the fetchers check before peforming an operation which hits anything remote. This means adding in error messages about why network access is needed at various points (e.g. SRCREV = "AUTOREV" for a given recipe) 
* m) Add multiple branch/srcrev support for git fetcher. These would be of the form: git://somelocation/somerepo.git;name=ref1;branch=foo;name=ref2;branch=bar SRCREV_ref1 = "hash1" SRCREV_ref2 = "hash2" which would ensure both hash1 and hash2 were in the final repo. 
* n) Change git fetcher to default to git protocol instead of rsync	1 	Done 	Saul / Ke, RP 	rpurdie	Enhancement
Poky Features 	DSO linking changes 	"By the default the gcc linker will automatically link any dependant objects/libraries. ""Inherited"" linkages can cause issues, for example, where a shared object changes its dependencies but a program has come to rely on symbols from an implicitly linked library. Fedora implemented this change in F13, seems like it would be useful to have in Poky too. " 	2 	Done 	Saul / Nitin 	josh 	bug#516
Poky Features 	libtool sysroot option 	libtool 2.4 has a sysroot option. We should try and use it, see how it works and whether we can ditch some of our libtool hacks. 	1 	Done 	Saul / ScottG 	rpurdie	Enhancement
Distribution / components	MACHINE or Recipe specific sysroots 	Each machine should have its own sysroot. We'll probably have to split do_populate_sysroot into a two step process, creation of the package and than installtion of the package, which the installation of the package being made machine specific (put ${MACHINE} into ${STAMP} and bitbake should do that). Also allowing this to work per recipe would be desireable	1 	Done 	Saul / Dongxiao	rpurdie	Hygiene
Distribution / components	Toolchain Bootstrap Process 	The toolchain as it bootstraps overwrites files like libc.so and libgcc.so in the sysroot directory which causes issues if you just try and rebuild part of the toolchain. Each step of the bootstrap process should use a separate sysroot. Once this is once, sstate file overwriting detection can be added and enabled. 	1 	Done 	Saul / Dexuan 	rpurdie	Hygiene
Distribution / components	Add headers and libraries to qemu images 	Since we'll be using qemu images as target sysroot, need to create a set of qemu images for minimal, sato, LSB that contains target header and libraries. 	2 	Done 	Saul 	jzhang 	Enhancement
Distribution / components	push of all relevant Wind River patchs to Yocto (patch comparison)	Update any additional patches needed since M2. 	1 	Done 	Mark 	Mark 	
=== Sprint E (closes Jan 28, 11:59pm PDT -- pull request sent, initially reviewed) ===
Group 	Feature Name 	Description 	Priority	Status	Owner	Source 	Comments / Bugzilla Links
Distribution / components	perl upgrade 	perl is the most cross un-friendly recipe pending upgrade.	2 	Done 	Nitin	Nitin Kamble	enhancement
Kernel 	Final linux-yocto_git.bb	With 2.6.37 kernel 	1 	Done 	Bruce	dvhart 	
=== Sprint F (closes Feb 03 (THURSDAY), 11:59pm PDT -- pull request sent, initially reviewed) :: NOTE: China New Year Holiday ===
Group 	Feature Name 	Description 	Priority	Status	Owner 	Source	Comments / Bugzilla Links
Documentation	ADT Reference Guide Draft out for review	Outline complete	High 	Done 	Scott Rifenbark	jzhang	Documentation
 	 	 	 	 	 	 	
== M4 (Feb 07 to Apr 15 -- Stabilize Complete Mar 18, Release Complete Apr 01, Contingency to Apr 15) ==
This sprint is the Yocto Project v. 1.0 Release Cycle.
During this sprint, we will track the Yocto Project v1.0 Release Criteria.
=== Stabilization Phase Features and Activities ===
Red items are must-do prior to Feature Complete.
Group 	Feature Name 	Description 	Priority	Status 	Owner 	Source 	Comments / Bugzilla Links	
Fetcher 	Additional 	All planned enhancements are complete, but this is a placeholder for additional fetcher improvements being worked on prior to freeze. 	1 	Done 	RP 	RP 	 	
Distribution / components	performance indicators 	define some indicators (boot time, footprint, build time, power, component benchmarks, etc.) and then collect them for tracking purpose. The result could be posted on the wiki site, and the initial indicators can be easy ones which can be easily retrieved from autobuilder or weekly qa report). This way we have a clear track about the healthy of the Yocto project, and also identify weak areas. We can include qemu targets and several representational boards as the targets.	2 	Done 	Beth/Jiajun 	ktian1 	enhancement 	
Swabber 	Review 	Complete review of swabber outputs 	1 	Done 	Alex 	 	 	
Poky Features 	Performance Enhancement 	reduce disk space (hardlink) 	1 	Done 	Saul / Qing, Dongxiao	rpurdie 	Enhancement 	
Kernel 	Final meta-linaro layer 	 	1 	Done 	 	Darren 	dvhart 	
Kernel 	Final meta-linaro layer documentation needs to be merged into master	 	1 	Done 	 	Darren 	dvhart 	
Kernel 	Sandy Bridge 	 	1 	Done 	Tom 	dvhart 	 	
Validation 	Boottime/Performance Analysis 	Compare Yocto Project performance to other projects such as MeeGo 	1 	Initial report on where we are by EO March 	Darren 	davest 	project commitment 	
Validation 	Alpha testing complete 	4-5 developers unfamiliar with Yocto Project try to do a build and report on the experience and issues encountered 	1 	Done 	Julie 	davest 	 	
Distribution / components	Distro Audit Documentation Output 	Audit package documentation output; email sent (status tracking will be done in 1.1) 	2 	Done 	Saul / ScottG 	rpurdie 	Hygiene 	
Documentation Features 	Package report system 	move to public server [setup a package report system in an internal machine. We need push it publicly available. The basic features like search and report have been there. But there're still some enhancements in plan, to make it a fit place to feel Yocto metadata comfortably] 	2 	Done 	Saul (Jon) 	ktian1 	enhancement 	
Distribution / components	mklibs 	mklibs is a tool to optimize size of [e]glibc for a perticular root file system image. It is useful to save disk space on small devices. 	2 	Done 	Saul 	Nitin Kamble	enhancement 	
BSP 	2.6.37 Crown Bay Support 	 	2 	Done 	Tom 	dvhart 	 	
BSP 	2.6.37 Emenlow Support 	 	2 	Done 	Tom 	dvhart 	 	
Supported Targets 	Intel Platform Support 	Sandybridge 	2 	Done 	Tom 	davest 	Basic ECG support 	
Distribution / components	Review & Fix Standards Tests 	Review the results from LTP, POSIX and assess the result, fix as appropriate and clearly document failures. 	2 	Done 	Saul/Kevin 	sgw 	Hygiene 	
Distribution / components	rootless X 	rootless x server has better security than x server launched by root. MeeGo already enable this feature. it would be nice for Yocto to also enable it. 	2 	Done 	Saul / Ke 	yuke 	enhancement 	
BSP 	Beagleboard XM Support 	 	3 	Done (our part). Darren to ask the community to finish it up.	Darren 	dvhart 	 	
Debug 	Debug file changes 	Improvements to debug files to enable better debug 	3 	Done 	Mark H 	Mark H 	 	
=== Documentation Deliverables ===
Group 	Feature Name 	Description 	Priority	Status 	Owner 	Source 	Comments / Bugzilla Links
Documentation	Migration chapter in the Poky Reference Manual	This chapter would cover the four identified use-cases for migrating up to the most recent version of Yocto Project. Additionally, it would cover migration scenarios from other development systems. The chapter does not yet exist. The chapter has not been scoped outside of having a meeting that identified four use-cases that did not include migration from a development system outside of Yocto Project. It will take some more scoping time to cover those areas (a day or two). Again, I have no idea of the length. See earlier entries for standard industry writing estimates for software documentation	Medium 	Moved to 1.1	Scott Rifenbark	3-4 Weeks	Documentation
Documentation	ADT Reference Guide finished manual 	Outline complete 	High 	Done 	Scott Rifenbark	jzhang 	Documentation
== Features needed and to be put into sprints by assigned owners: ==
Group 	Feature Name 	Description 	Priority	Status 	Owner 	Source 	Comments / Bugzilla Links
Poky Features	package config option enhancement	there're several enhancements we may do here: * allow users setting specific config options (local or global) from external tool, such as poky image creator, instead of changing recipes manually. Need a mechanism to convert from variable assignments into exact config options (e.g. feature_${PN} = ""1"" -> ""--enable-feature""). Consequently dependency chain needs update with option status. * host contamination check. We have swabber to check host contamination, but I'm not sure whether it covers configuration phase. If not, this is one area to improve, as not ususually we see configure script checks host bits for available features * conditional option manipulation. In many recipes we enable/disable one option based on availability of other packages. Now this is done manually and not flexible. this should be made automatically though some new annotation to indicate condition, or just base_contains (not convenient: long line, need define distro features)	2 	Review 	Richard/MarkH 	ktian1 	Enhancement
Media 	Yocto Project Awareness Video 	This 2.5 minute video would introduce and describe the benefits of Yocto Project. The video would use entertaining animations that described concepts and benefits. The result would be suitable for YouTube, conferences, and the website. The production is called an "Epipheo" and will be created by Epipheo Studios. The engagement process has begun and the kick-off meeting will be soon. The PO is in place. Time for development is 10 weeks. 	High 	Kick-off Imminent	Scott Rifenbark	10 Weeks 	Media
Documentation	Yocto Project Debugging Guide 	This would be a guide for the debugging and bug tracking process in Yocto Project. Originally, the thought was that we needed a Bugzilla User's Manual. However, since we don't own Bugzilla it doesn't make sense to produce documentation for it. Rather, we should document the process as it fits into the Yocto Project environment. Ideally, the manual would be a sub-manual that would be referenced and architected into the Yocto Project Development Guide. The manual has not been scoped and would take a week to scope. Again, I have no idea of the length. See the previous item for standard industry writing estimates for software documenation. 	Medium 	Not Started 	Scott Rifenbark	3-4 Weeks	Documentation
Website 	Yocto Project Website 	The 0.9 website is in place but needs updates. Items for consideration are the left-panel naviagation scheme, a contributions guidance page, color-scheming and theme (possibly). 	Medium 	Not Started 	Scott Rifenbark	1-2 Weeks	Website
== Features not believed to be needed in v1.0: ==
Group 	Feature Name 	Description 	Priority	Status 	Owner 	Source 	Comments / Bugzilla Links
Poky Features 	OpenEmbedded/Bitbake Upstreaming 	"We firstly need to review where we are and where OE is. We then need to make a plan about what we're going to push upstream and what we're not. I'd suggest when we're in PRC, we do a crash course in ""dealing with OE"" and then many dedicate a block of time (a week) where the distro team comes up with a patch set we then propose and get merged into OE. I'd like to find a couple of interested people to monitor OE more regularly and start a workflow of things between Poky/OE where appropriate. The key thing to remember is we need to keep the architectures compatible. The team is now at the point where I'm happy for them to actually try building OpenEmbedded and not worry about it tainting them! " 	2 	Review 	 	rpurdie 	Process
Poky Features 	Handle old versions in WORKDIR 	an incremental build directory may finally include many old versions WORKDIRS. It'll be good to have those old versions tracked in the cache, which can then either generate a report or allow selectively cleaning up an specific version WORKDIR. Or else it's difficult to figure it out when people want to keep the whole tmp directory but like to cleanup some old bits when disk usage is under pressure. If it's not easy to do in bitbake, perhaps some separate scripts would be also helpful 	3 	Review 	 	ktian1 	Enhancement
Poky Features 	run bitbake w/o rebuilding the cache 	"sometimes it's useful to allow run bitbake w/o re-parsing recipes, if we know nothing metadata is changed. we can just allow reusing existing persistent cache. this is useful when people is debugging WORKDIR w/o metadata change. also sometimes ""bitbake -e"" is used frequently to check poky variable information. with existing cache, several seconds can be saved which are not negligible for a developer daily working on Yocto " 	2 	Review 	 	ktian1 	Enhancement
Poky Features 	parallel make improvement 	parallel make experience is not good, especially when bb threads and make threads are increased larger than 8. So far we either try to fix package makefile or mark the recipe as no parallel make, when build faiures are reported. But this greatly impacts user experience for a successfully continuous build process. Could we define a safe number we do want to support for 1.0 release? and then have our autobuilder, QA test, and developers cover that number immediately and fix any issues accordingly. Then the safe number can be suggested to the Yocto user 	2 	Review 	 	ktian1 	Enhancement
Poky Features 	Dependency packages rebuild/clean 	It is a mechanism to rebulid or clean a package and all other packages which have build/runtime dependency on it. With this change, we can find potential influences of package upgrade to its related packages, which can make the incremental build more trustable. For example, if we upgrade a package to a new vesion which changes its API, this mechanism can easily find out the incompatibility to other packages which have dependency on it. 	2 	Review 	 	dongxiao.xu	Enhancement, replaced by checksum feature
Distribution / components 	FOSSology 	This may be similar to License Update above, but start to use FOSSology to track licenses. 	2 	Review 	 	sgw 	Hygiene
Distribution / components 	Package Developer Tools 	Create a set of Init scripts template and then review our current init scripts and modify them to confirm to the template. 	2 	Review 	 	sgw 	Easy of Use
Distribution / components 	Package Website 	Complete the work the intern has started on generating the distro tracking information and get it out on the external site. 	2 	Review 	 	sgw 	"Hygiene, duplicate of ""Package report system"""
Distribution / components 	Bluetooth UI support 	Currently we have bluez package in poky, and we need to have a workable graphic user interface to connect/configure BT devices. One choice may be gnome-bluetooth-applet. 	3 	Review 	 	dongxiao.xu	enhancement
Distribution / components 	Connman-gnome enhancement features 	Enable connman-gnome to support features like, WPA Enterprise connection, hidden SSID, etc. 	3 	Review 	 	dongxiao.xu	enhancement
Distribution / components 	Java Running Environment support 	Since most embedded systems support java applications running in it, maybe we'd better consider supporting some kinds of JVMs(Embeded JVM). The JVM may not run by default, but user can launch it if running java applications. Compared with GTK/QT, java user number is not small too. 	3 	Review 	 	criping 	enhancement
Distribution / components 	create more use cases 	UPnP demo is one really good use case showing how Yocto is utilized to make real functionality. and we could create more to show how Yocto is easily adapted to real use cases. Those use cases can be either maintained as seperate demo layers in yocto repo, or in seperate branches for reference. We can also call for community's contribution on this which would make 1.0 full-fledged. Or else the newbies to Yocto may be in puzzle how our sample profiles can satisfy their requirements. 	2 	Review 	 	ktian1 	enhancement
Distribution / components 	i18n support 	internationalization is an important system wide feature. Many component like font, locale affect the i18n. Yocto alreay has some i18n related package like pango, but so far did not consider i18n systematically. so this is place holder to systematically add i18n support. 	2 	Review 	 	yuke/qing 	enhancement
Distribution / components 	more demos 	demos are a good way to educate, push the envelope, and at the same time tout the strengths of the platform. This item just records a current set of ideas from various sources which could/should be implemented: * face-recognition/face-finding, * robotic control/application of face-finding to 'camera-as-sensor' (hexbug demo), * others [tbd, add here] 	2 	Review 	 	tzanussi 	enhancement
Tool Development and SDK Features	Yocto Installer support for image-creator and needed yocto-metadata design	Come up design what need to be created as packages to support using "opkg install" for image-creator and needed yocto-metadata 	2 	WIP, pending comments from RP regarding how to packaging metadata	Jessica	rpurdie 	Enhancement
Tool Development and SDK Features	Yocto Installer image-creator and needed poky-metadata support 	The poky build system will build packages for image-creator and needed poky-metadata, which the Yocto Installer will be able to use "opkg install" to install them 	2 	Review 	Jessica	rpurdie 	Enhancement
Tool Development and SDK Features	Provide qemu management UI 	In current eclipse plugin, QEMU settings are put together with project configuration. So we can only have limited settings. If we can have a separate QEMU management UI, the end user could firstly create a QEMU config, such as (env file of arch, image location, unfs or not, sato or lsb, mem size, disk size). And then he can launch a QEMU with a specific config. The dependency between project configuration and QEMU config will be resolved. After all QEMU has nothing to do project configuration. Need to careful review the UI to ensure minimal impact to testing matrix. 	3 	Review 	 	criping 	"Enhancement, duplicate of ""Qemu mem/disk size can be adjusted"""
Tool Development and SDK Features	QT plugin For Eclipse 	Integrate QT Ecplise plugin and extend for Yocto Project 	3 	Review 	 	jzhang 	Enhancement
Tool Development and SDK Features	Profiling/Trace GUI's 	We have a wealth of great tracing and profiling tools but the UI's for them are all extremely minimal and usually quite ugly. Would be great if we could compete with, or even better, Apple's offerings here. We have the technology! 	2 	Review 	 	josh 	"Enhancement, duplicate of ""Tracing/Profiling Planning Complete"""
Tool Development and SDK Features	Other profiling tools 	Complete Tom's review of profiling tools and architecture 	2 	Review 	 	josh 	"Enhancement, duplicate of ""Tracing/Profiling Planning Complete"""
Tool Development and SDK Features	Design next-gen tracing/profiling tools 	Yocto 1.0 will include all the essential existing tracing/profiling tools expected by users, and Josh has proposed a UI integration of all those tools as far as it's possible to do so. That level of integration, basically a 'plugin-level' integration is necessary and useful, but doesn't go far enough. A next-generation tracing tool would integrate at a much more fundamental level; if done properly, it would provide unmatched levels of power and usability to users, and would allow Yocto to distinguish itself in the embedded tracing/profiling space in a way also unmatched by any other distro/build-tool. The implementation would of course not be available for Yocto 1.0, but a coherent design, including prototypes, that could be taken to the community and implemented in a V 1.5 or 2.0 should be done in that time frame.	1 	Review 	 	tzanussi 	"Enhancement, duplicate of ""Tracing/Profiling Planning Complete"""
Documentation Features 	Self Documentation of image contents 	"I'd like to see the -doc packages Poky builds being combined into some kind of large documentation index representing the collective API docs of the target being built. This can then be placed on a webserver and viewed over the web. We'd have a demonstration of this for a ""bitbake world"" target. Part of the idea here is to start making good use of the docs as if developers see this they might start writing better docs too. Aim is to lead the field :). There are a number of places poky packages disable doc generation due to missing tools so we'd need to add these so we can enable the doc generation. Many packages already have many docs though too. " 	2 	Review 	 	rpurdie 	enhancement
Validation 	Testing Framework 	Add a framework for doing automated testing in the project 	1 	Review 	 	davest 	project commitment
Validation 	more SDK builds on autobuilder 	enable more SDK related tests on autobuilder such as meta-ide-support, etc. 	2 	Review 	 	ktian1 	project commitment, addressed by test plan (?)
Validation 	more people should try using SDK 	this may not be a feature, but a requirement. SDK including meta-toolchain is one key factor impacting user experience on Yocto. It's not enough to have only SDK team play with it 	2 	Review 	 	ktian1 	project commitment, addressed by test plan (?)
Validation 	Unit Testing Framework 	Add a mechanism to bitbake to parse source packages that have unit tests and then execute them on the target 	3 	Review 	 	sgw 	"project commitment, duplicate of ""Testing Framework"""
Validation 	Test Case open source 	Open source Yocto test cases with xml format 	1 	Review 	 	yyou 	"project commitment, duplicate of ""Testing Framework"""