Yocto Project v1.5 Status

Yocto Project 1.5 release Status
= Project Dashboard =
= Feature/Task Board = 
== Overview ==
Scheduled	Design	Design Complete	Development	Patch Review	Testing	Done	Blocked
 	 	 	 	 	 	 	
== List View ==
=== Blocked === 
=== Scheduled ===
=== Design ===
=== Design Complete ===
=== Development ===
=== Patch Review ===
=== Testing ===
=== Done ===
= Yocto Project SWAT team = 
Chairperson of the current week: Laurentiu Palcu 
Please see here for the details of the SWAT team: https://wiki.yoctoproject.org/wiki/Yocto_Build_Failure_Swat_Team
= Yocto Project 1.5 Release Criteria = 
== Milestone 1 == 
	 Release Criteria		 Milestone 1 Target		 Milestone 1 Status
	Functional Completion		All high features are completed.		 Pass
	Build and Release (Yocto)		All completed features can be built with no errors.	Pass
	Build and Release (BSPs)		Core BSPs can be built with no errors.	Pass
	Open Bugs		All bugs have been dispositioned. Milestone high issues have been fixed.		 Pass
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	Pass
	Distros Tested		Fedora, Ubuntu, Opensuse, Centos current version	Ubuntu 12.04, Ubuntu 13.04, OpenSUSE 12.3, Fedora 18, CentOS 6.4
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	Pass
	Documentation		No target	Pass
	Build Performance		Try to at least maintain the current performance and improve if possible.	Pass
	Package Update		Best Effort	Adequate
	Upstream Commits		Have upstream status updated on 100% of patches (so that we can have a status update)		Pass
	Publication		The release is announced	Complete
== Milestone 2 == 
	 Release Criteria		 Milestone 2 Target		 Milestone 2 Status
	Functional Completion		All high features are completed.		 Some high features are slipped: 3619, 4267, 1584, 3867
	Build and Release (Yocto)		All completed features can be built with no errors.	Pass
	Build and Release (BSPs)		Core BSPs can be built with no errors.	All core BSPs built
	Open Bugs		All bugs have been dispositioned. Milestone high issues have been fixed.		 No high bugs against M2, but there are some concerning issues such as the LSB image issue (4815), build appliance issue (4847), etc.
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	Pass
	Distros Tested		Fedora, Ubuntu, Opensuse, Centos current version	Fedora 18 32bit, Fedora 18 64bit, Ubuntu 13.04, Ubuntu 12.04, OpenSUSE 12.3 64bit, CentOS 6.4 x86_64
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	Pass
	Documentation		No target	Pass
	Build Performance		Try to at least maintain the current performance and improve if possible.	Pass
	Package Update		60%	Package reporting system working. Pass
	Upstream Commits		Have upstream status updated on 100% of patches (so that we can have a status update)		Pass
	Publication		The release is announced	Team decided NOT to release M2 due to high feature slipping and some quality issues.
== Milestone 3 == 
	 Release Criteria		 Milestone 3 Target		 Milestone 3 Status
	Functional Completion		All high features are completed.		 Functions complete
	Build and Release (Yocto)		All completed features can be built with no errors.	Passed full pass testing
	Build and Release (BSPs)		Core BSPs can be built with no errors.	Passed full pass testing
	Open Bugs		All bugs have been dispositioned. Milestone high issues have been fixed.		 Pass
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	Passed full pass testing
	Distros Tested		Fedora, Ubuntu, Opensuse, Centos current version	Ubuntu 12.04 x86_64, Ubuntu 13.04 x86_64, Fedora 18 i686, CentOS 6.4 x86_64
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	Passed full pass testing
	Documentation		No target	N/A
	Build Performance		Try to at least maintain the current performance and improve if possible.	Pass
	Package Update		70%	Pass
	Upstream Commits		Have upstream status updated on 100% of patches (so that we can have a status update)	Pass
	Publication		The release is announced	Complete
== Milestone 4 == 
	 Release Criteria		 Milestone 4 Target		 Milestone 4 Status
	Functional Completion		All high features are completed.	Pass
	Build and Release (Yocto)		All completed features can be built with no errors.	Pass
	Build and Release (BSPs)		Core BSPs can be built with no errors.	Pass
	Open Bugs		All bugs have been dispositioned. Milestone high issues have been fixed.		 pass
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	https://wiki.yoctoproject.org/wiki/WW36_-_2013-09-05_-_Full_Pass_Release_1.5_M4.rc3 Pass
	Distros Tested		Fedora, Ubuntu, Opensuse, Centos current version	Ubuntu 12.04 64bit, Ubuntu 13.10 64bit, Fedora 17 64bit, Fedora 19 32bit, Fedora 18 64bit, OpenSuse 12.3 64bit, OpenSuse 12.2 64bit, centos
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	Pass
	Documentation		No target	n/a
	Build Performance		Try to at least maintain the current performance and improve if possible.	No degradation, met
	Package Update		70%	target met
	Upstream Commits		Have upstream status updated on 100% of patches (so that we can have a status update)	Target met
	Publication		The release is announced	Complete
== Milestone 5, 1.5 release == 
	 Release Criteria		 1.5 Release Target		 1.5 release Status
	Functional Completion		All high features are completed.	All high features except webhob/Toaster, #4137. CCB approved
	Build and Release (Yocto)		All completed features can be built with no errors.	Yes
	Build and Release (BSPs)		Core BSPs can be built with no errors.	Yes
	Open Bugs		All bugs have been dispositioned. Milestone high issues have been fixed.		 No high bugs open against the release, quality stable
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	https://wiki.yoctoproject.org/wiki/WW41_-_2013-10-08_-_Full_Pass_Release_1.5_M5.rc8 Done
	Distros Tested		Fedora, Ubuntu, Opensuse, Centos current version	Ubuntu 12.04 64bit, Ubuntu 13.10 64bit beta, Fedora 19 64bit, Fedora 19 32bit, Fedora 18 64bit, OpenSuse 12.3 64bit, OpenSuse 12.2 64bit, CentOS 6.4 64bit, CentOS 6.4 32bit, Debian 7 64bit
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	Done
	Documentation		All 1.5 doc update	Done
	Build Performance		Try to at least maintain the current performance and improve if possible.	https://wiki.yoctoproject.org/wiki/Performance_Test Improvements in some areas. No significant degradation.
	Package Update		70%	Target met
	Upstream Commits		Have upstream status updated on 100% of patches (so that we can have a status update)	Target met
	Publication		The release is announced	Complete
== 1.5.2 release == 
	 Release Criteria		 1.5.2 release		 1.5.2 release
	Build and Release (Yocto)		All completed features can be built with no errors.	Done
	Build and Release (BSPs)		Core BSPs can be built with no errors.	Done
	Open Bugs		All bugs have been dispositioned. Milestone high issues have been fixed.		 We are not able to reproduce this bug; 6141. OK.
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	https://wiki.yoctoproject.org/wiki/WW18_-_2014-04-28_-_Full_Pass_Release_Dora_1.5.2_rc3 Done
	Distros Tested		Fedora, Ubuntu, Opensuse, Centos current version	Ubuntu 14.04 64bit, Ubuntu 13.10 64bit, Fedora 19 64bit, Fedora 20 32bit, OpenSuse 13.1 64bit, CentOS 6.5 64bit, Debian 7 64bit
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	https://wiki.yoctoproject.org/wiki/WW18_-_2014-04-28_-_Full_Pass_Release_Dora_1.5.2_rc3 Done
	Build Performance		Try to at least maintain the current performance and improve if possible.	https://wiki.yoctoproject.org/wiki/WW18_-_2014-04-28_-_Full_Pass_Release_Dora_1.5.2_rc3#Performance_Testing Done
	Publication		The release is announced	Done
== 1.5.3 release == 
	 Release Criteria		 1.5.3 release		 1.5.3 release
	Build and Release (Yocto)		All completed features can be built with no errors.	Done
	Build and Release (BSPs)		Core BSPs can be built with no errors.	Done
	Open Bugs		All bugs have been dispositioned. Milestone high issues have been fixed.		 Done
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	https://wiki.yoctoproject.org/wiki/WW28_-_2014-07-09_-_Full_Pass_Release_Dora_1.5.3 Done
	Distros Tested		Fedora, Ubuntu, Opensuse, Centos current version	Ubuntu 14.04 64bit, Fedora 20 64bit, Opensuse 13.1 64bit, CentOS 6.5 64 bit - Done
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	https://wiki.yoctoproject.org/wiki/WW28_-_2014-07-09_-_Full_Pass_Release_Dora_1.5.3 Done
	Build Performance		Try to at least maintain the current performance and improve if possible.	https://wiki.yoctoproject.org/wiki/Performance_Test - Done
	Publication		The release is announced	Done
== 1.5.4 release == 
	 Release Criteria		 1.5.4 release		 1.5.4 release
	Build and Release (Yocto)		All completed features can be built with no errors.	Done
	Build and Release (BSPs)		Core BSPs can be built with no errors.	Done
	Open Bugs		All bugs have been dispositioned. Milestone high issues have been fixed.		 - Done
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	https://wiki.yoctoproject.org/wiki/WW48_-_2014-11-25_-_Full_Pass_Release_Dora_1.5.4 - Done
	Distros Tested		Ubuntu 14.04 64bit, Fedora 20 64bit, Opensuse 13.1 64bit, CentOS 7 64 bit	Ubuntu 14.04 64bit, Fedora 20 64bit, Opensuse 13.2 64bit, CentOS 7 64 bit - Done
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	Done
	Build Performance		Try to at least maintain the current performance and improve if possible.	Done
	Publication		The release is announced