Yocto Project v2.6 Status

Yocto Project 2.6 release Status - Work in progress
= Project Dashboard =
https://wiki.yoctoproject.org/charts/combo.html
= Feature/Task Board = 
== Overview ==
Scheduled	Design	Design Complete	Development	Patch Review	Testing	Done	Blocked
 	 	 	 	 	 	 	
== List View ==
=== Blocked === 
=== Planned ===
=== Scheduled ===
=== Design ===
=== Design Complete ===
=== Development ===
=== Patch Review ===
=== Testing ===
=== Done ===
= Yocto Project v2.6 Release Criteria = 
== Milestone 1 - Target June 22, 2018 == 
	 Release Criteria		 Milestone 1 Target		 Milestone 1 Status
	Functional Completion		All high features are completed.		Done
	Build and Release (Yocto)		All completed features can be built with no errors.		Done
	Build and Release (BSPs)		Core BSPs can be built with no errors.		Done
	Open Bugs		All bugs have been dispositioned. Milestone high issues have been fixed.	Done
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.		Done - 
https://wiki.yoctoproject.org/wiki/WW27_-_2018-07-02_-_Full_Test_Cycle_2.6_M1_rc1
	Distros Tested		Fedora, Ubuntu, Opensuse, Centos current version	Done CentOs 7, Debian 9, Fedora 26, Fedora 27, OpenSuse 42.3, Ubuntu 16.04, Ubuntu 17.10
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	Done - 
https://wiki.yoctoproject.org/wiki/WW27_-_2018-07-02_-_Full_Test_Cycle_2.6_M1_rc1
	Build Performance		Try to at least maintain the current performance and improve if possible.	Done - 
https://wiki.yoctoproject.org/wiki/WW27_-_2018-07-02_-_Full_Test_Cycle_2.6_M1_rc1
	Package Update		Plan to have 70% or greater packages updated.	Done 81% - http://recipes.yoctoproject.org/rrs/recipes/2.6/M1/
	Patch Upstream Status		Less than 50% of all patches in Pending state.	Done - 46%
	Publication		The release is announced	Released
== Milestone 2 - Target July 27, 2018 == 
	 Release Criteria		 Milestone 2 Target		 Milestone 2 Status
	Functional Completion		All high features are completed.		Done
	Build and Release (Yocto)		All completed features can be built with no errors.		Done
	Build and Release (BSPs)		Core BSPs can be built with no errors.		Done
	Open Bugs		All bugs have been dispositioned. Milestone high issues have been fixed.		 Done
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.		Done - https://wiki.yoctoproject.org/wiki/WW32_-_2018-08-07_-_Full_Test_Cycle_2.6_M2_rc1
	Distros Tested		Fedora, Ubuntu, Opensuse, Centos current version		Done - CentOs 7, Debian 9, Fedora 26, Fedora 27, OpenSuse 42.3, Ubuntu 16.04, Ubuntu 17.10
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.		Done - https://wiki.yoctoproject.org/wiki/WW32_-_2018-08-07_-_Full_Test_Cycle_2.6_M2_rc1
	Build Performance		Try to at least maintain the current performance and improve if possible.		Done
	Package Update		Plan to have 70% or greater packages updated.		Done 82% - http://recipes.yoctoproject.org/rrs/recipes/2.6/M2/
	Patch Upstream Status		Less than 50% of all patches in Pending state.		Done 45%
	Publication		The release is announced		Released
== Milestone 3 - Target Sept. 7, 2018 == 
	 Release Criteria		 Milestone 3 Target		 Milestone 3 Status
	Functional Completion		All high features are completed.		Done
	Build and Release (Yocto)		All completed features can be built with no errors.		Done
	Build and Release (BSPs)		Core BSPs can be built with no errors.		Done
	Open Bugs		All bugs have been dispositioned. Milestone high issues have been fixed.	Done
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	Done - https://wiki.yoctoproject.org/wiki/WW41_-_2018-10-03_-_Full_Test_Cycle_2.6_M3_RC1
	Distros Tested		Fedora, Ubuntu, Opensuse, Centos current version	Done - CentOs 7, Debian 9, Fedora 26, Fedora 27, OpenSuse 42.3, Ubuntu 16.04, Ubuntu 17.10
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	Done - https://wiki.yoctoproject.org/wiki/WW41_-_2018-10-03_-_Full_Test_Cycle_2.6_M3_RC1
	Build Performance		Try to at least maintain the current performance and improve if possible.	Done
	Package Update		Plan to have 70% or greater packages updated.	Done - 81% - http://recipes.yoctoproject.org/rrs/recipes/2.6/M3/
	Patch Upstream Status		Less than 50% of all patches in Pending state.	Done - 44%
	Publication		The release is announced	Released
== Milestone 4/Final - Target Oct. 26, 2018 == 
	 Release Criteria		 Milestone 4/Final Target		 Milestone 4/Final Status
	Functional Completion		All high features are completed.		Done
	Build and Release (Yocto)		All completed features can be built with no errors.		Done
	Build and Release (BSPs)		Core BSPs can be built with no errors.		Done
	Open Bugs		All bugs have been dispositioned. Milestone high issues have been fixed.	Done
	Bug Trend		Downward trend in bug tracking during the stabilization period.		Done from WWD of 2589 to 2367 - see https://wiki.yoctoproject.org/charts/combo.html
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.		Done - https://wiki.yoctoproject.org/wiki/WW44_-_2018-10-30_-_Full_Test_Cycle_2.6_M4_RC1
	Distros Tested		Fedora, Ubuntu, Opensuse, Centos current version	Done - CentOs 7, Debian 9, Fedora 26, Fedora 27, OpenSuse 42.3, Ubuntu 16.04, Ubuntu 17.10
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.		Done - https://wiki.yoctoproject.org/wiki/WW44_-_2018-10-30_-_Full_Test_Cycle_2.6_M4_RC1
	Documentation		All examples are tested to be functional.	Done
	Build Performance		Try to at least maintain the current performance and improve if possible.	Some issues with rootfs - See: https://wiki.yoctoproject.org/wiki/WW44_-_2018-10-30_-_Full_Test_Cycle_2.6_M4_RC1#Performance_Charts
	Package Update		Plan to have 70% or greater packages updated.	Done 80% - http://recipes.yoctoproject.org/rrs/recipes/2.6/All/
	Patch Upstream Status		Less than 50% of all patches in Pending state.		Done - 44%
	Wiki/Web Site Updated		Have reviewed the Wiki, Tutorials, and Website to insure all is current.	Done
	Publication		The release is announced	Released
== Yocto Project 2.6.1 release == 
	 Release Criteria		 2.6.1 release		 2.6.1 release
	Build and Release (Yocto)		All completed features can be built with no errors.	Done
	Build and Release (BSPs)		Core BSPs can be built with no errors.	Done
	Open Bugs		All bugs have been dispositioned. Milestone high issues have been fixed.		 Done
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	Done - https://wiki.yoctoproject.org/wiki/WW02_-_2019-01-09_-_Full_Test_Cycle_2.6.1_RC1
	Distros Tested		Fedora, Ubuntu, Opensuse, Centos current version	Done - CentOs 7, Debian 9, Fedora 26, Fedora 27, OpenSuse 42.3, Ubuntu 16.04, Ubuntu 17.10
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	Done - https://wiki.yoctoproject.org/wiki/WW02_-_2019-01-09_-_Full_Test_Cycle_2.6.1_RC1
	Build Performance		Try to at least maintain the current performance and improve if possible.	Done - https://wiki.yoctoproject.org/wiki/WW02_-_2019-01-09_-_Full_Test_Cycle_2.6.1_RC1#Build_Performance_Test
	Publication		The release is announced	
== Yocto Project 2.6.2 release == 
	 Release Criteria		 2.6.2 release		 2.6.2 release
	Build and Release (Yocto)		All completed features can be built with no errors.	Done
	Build and Release (BSPs)		Core BSPs can be built with no errors.	Done
	Open Bugs		All bugs have been dispositioned. Milestone high issues have been fixed.		 Done
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	Done
	Distros Tested		Fedora, Ubuntu, Opensuse, Centos current version	Done - CentOs 7, Debian 9, Fedora 28, Fedora 29, OpenSuse 42.3, Ubuntu 16.04, Ubuntu 18.04
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	Done
	Build Performance		Try to at least maintain the current performance and improve if possible.	Done
	Publication		The release is announced