Snowstorm Daily Scrum Archive/03032011

__TOC__
== Sprint 12, ends 03.21.11 ==
== Thursday, March 3 ==
=== General Notes ===
----
* MMOTD: Merov
===Team Status===
----
==== Merov Linden ====
----
PAST
* MM : not much
* STORM-1023 : fmod : ending up fixing lots of mac build issues so I can at least build locally
** 3p-pth: fixed the build on my machine, verified it works locally, pushed to bitbucket but TC build failing
** reimplemented some OS X fix I did for jenn_linden/autobuild-vs2010
FUTURE
* MM
* STORM-1023 : fmod : push Mac fixes and get oz_linden/viewer-autobuild to build before working on fmod, then continue on fmod
* STORM-987 : llimage_libtest: Add image stats output
IMPEDIMENTS
* none
==== Oz Linden ====
----
PAST
* Autobuild integration and testing
* Viewer Evolution User Group
FUTURE
* Enter issues from recent internal discussions
* Enter issues from Viewer Evolution User Group
* Autobuild integration and testing
IMPEDIMENTS
* none
==== Q Linden ====
----
PAST
* goodbye conversations
* writing my goodbye email
* 2.5.1 release
 
FUTURE
* Sending my goodbye email
* Wrapping up stuff in JIRA
* Triage
* OOO for PT
IMPEDIMENTS
* increasingly dwindling time left at LL
==== Bao Linden ====
----
PAST
* OOO for the morning
* reviewed and tested STORM-864
 
FUTURE
* re-investigate CTS-478 because wolfpup gave me some of his log files.
* work on STORM-1026
 
IMPEDIMENTS
* none
==== Wolf Linden ====
----
PAST
* Usability study issues; present: VWR-9103, SVC-6752; impediments, need input on both of the above
FUTURE
* Follow-up on items that required more info
IMPEDIMENTS
* Need more info/context on VWR-9103 and SVC-6752
==== Grumpity ProductEngine ====
----
PAST
* OOO for part of the day
* Usability study followup
FUTURE
* UI results triage to current sprint 
* nyx responded. now need to figure out desired behavior on STORM-326
* clear review queue in sprint 11
* meet with Geo
* check with Eli on STORM-949
IMPEDIMENTS
* Tuesday, March 8th is a holiday in Ukraine. Paul & Seth are also off on Monday.
==== Paul ProductEngine ==== 
----
PAST
* STORM-357 (Gestures button is in the pressed state after drag-n-drop but gestures list isn't visible)
** WIP. 80%. Estimate ~2 -3 hours.
FUTURE
* STORM-357 (Gestures button is in the pressed state after drag-n-drop but gestures list isn't visible)
IMPEDIMENTS
* none
==== Seth ProductEngine ====
----
PAST
* Updating some of the pending code review requests.
* BUG (STORM-989) Texture Picker freezes - does not indicate texture on prim
** Resolved as "Cannot reproduce".
* BUG (STORM-353) Vertical scrollbar appears in secondlife/real life descriptions after resizing undocked profile panel
** Resolved as "Cannot reproduce".
* BUG (STORM-268) Texture Edit - Pick Texture Window drops the vertical scroll bar
** Could not reproduce.
* BUG (STORM-505) Text overlaying appears in teleport offer after choosing Plain text mode for IM and chat history
** Resolved as "Cannot reproduce".
FUTURE
* Pick tasks from bug queue.
IMPEDIMENTS
* none
==== Vadim ProductEngine ====
----
PAST
* STORM-236
** Fixed broken Speak button reshaping logic.
** Cleaned up bottom tray reshaping logic to account for the Speak button being hidable now.
FUTURE
* Looks like all known issues have been fixed.
* I hope to finally finish with STORM-236 within a day or two, including code audit and further cleanups.
 
IMPEDIMENTS
* Need a PO decision for STORM-326 (Persistent water/sky presets).
==== Andrey ProductEngine ====
----
PAST
* smoke & integrity testing of 2.5.1 release build, refer to the IQA-86 for more details
** smoke has been failed by VWR-25035
* 2.5.1 bug-fixes verification (IQA-87)
* continued I18N testing against v-d build
** 7 issues reported
FUTURE
* finish I18N testing against German, French, Spanish, Portuguese locales
* run I18n testing against Japanese, Polski, and Danish
IMPEDIMENTS 
* none
====Jonathan Yap====
----
PAST
* Created VWR-25060 (Text that shows what Beacons you are viewing is always in English)
** If this is taken into Storm-nnnn I will install the calls to translate these messages. The internationalization team will have to supply the translations.
FUTURE
 
IMPEDIMENTS 
* STORM - 956
** File message_template.msg needs to be pushed into viewer code tree from server code tree. Long term solution expected late March.
* STORM - 1019 Needs "go ahead as-is" or "change it to this" input from Wolf.
==== Wolfpup Lowenhar ====
----
PAST
* OPEN-37 :tested doing a release only build but still have some files running out of heap space.
* STORM-941 : trying to figure out exact paths in code for incoming P2P IM.
* STORM-236 : Talked some With Vadim via IRC. Vadim postedfix ot RB and created https://bitbucket.org/vadim_productengine/storm-236 for use to make PO test build/
FUTURE
* OPEN-37: Run more local tests after uninstalling new SDK(v7.1) as this had also broke mybuilding useing VS2005.
IMPEDIMENTS 
* cable company doing line maintance work in my area.
* Need to upgrad personal system(CPU, System Board, and Memory) to work better with autobuid system.
* Not enough time to actually work on code.
* Trying to earn $L's inworld.
==== Cummere Mayo ====
----
PAST
* starting to get back into jiras and testing
FUTURE
*download a new build and test it
IMPEDIMENTS 
*twisted hunt/steam hunt (will be major impediments all month)
*dealing with a persistent small group of rz griefers...