Switch Datacenter

== Introduction ==
Datacenter switchovers are a standard response to certain types of situations (web search), where traffic is shifted from one site to another. Technology organisations regularly practice them to ensure that tooling and hardware will respond appropriately in case of an emergency. Moreover, switching between datacenters makes room for potentially disruptive maintenance work on inactive servers, such as database upgrades/changes, hardware replacement etc. In other words, while we're serving traffic from an active datacentre, we are doing our regular upkeep work on the inactive one to maintain its efficiency and reliability.
=== What? ===
At Wikimedia, a datacentre switchover means switching over different components between our two main datacentres; eqiad and codfw. 
 
=== When? ===
We perform two datacenter switchovers annually, during the week of the solar equinox:
*Northward (codfw → eqiad): ~21st March
*Southward (eqiad → codfw): ~21st September
See #Upcoming Switches for the next switchover dates, and Switch Datacenter/Switchover Dates for a pre-calculated list of switchover dates through 2050.
Our switchover process is broken down into stages, where some can progress independently, while others need to progress in lockstep. This page documents all the steps needed for this work, broken down by component. SRE/Service_Operations is driving the process and maintains the software necessary to run the switchover, with a little help from their friends. 
__TOC__
== Impact ==
Impact of a switchover is expected to be 2-3 minutes of read-only for MediaWiki, including extensions. Any other services/features/infrastructures not participating directly in the Switchover, will continue to work as normal. However, anything relying on MediaWiki indirectly (e.g. via some data pipeline) may experience some minor impact, for example some delay in receiving events. This is expected.
=== What does read-only mean? ===
Read-only is a two-step process: we first set MediaWiki itself read-only, and then the MediaWiki databases. We allow an amount of time between the two so to allow the last in-flight edits to land safely. All read-only functionality will continue to function as usual. 
During read-only, any kind of writes reaching our MediaWiki databases (UPDATE, DELETE, INSERT in SQL terms) will be denied. Additionally, any features ignoring the global MediaWiki read-only configuration, will not function during this time window. This scheduled read-only period, adds a 0.001% MediaWiki edit unavailability per year. 
Notes: Non-MediaWiki databases, are not part of the switchover.
== High Level switchover flow ==
=== Scheduling details ===
Datacenter Switchovers will take place on the work week of a Solar Equinox, where we have assumed that the Northward Solar Equinox happens on March 21st, and the Southward Solar Equinox on September 21st. This doesn't match exactly the astronomical event on purpose.
Disruptive operations such as the MediaWiki Switchover (see below) will target 14:00 UTC as their start time. However, SRE Service Operations reserves the right to adjust this by up to +/- 2h with sufficient prior notification.
A controlled switchover occurs in a span of 8 days:
==== Day 1 - Tuesday: Traffic+Services</u> ====
Non read-only parts of the Switchover always take place on Tuesday. This process is non disruptive and lower risk and it may be scheduled @ 14:00 UTC, however that is not necessary.
* Traffic: Disable caching in the origin datacenter - Switch_Datacenter#Traffic
** ~20 minutes for disabling caching completely from origin dc_from datacentre 
* Services: Depool services in the origin datacenter to destination - Switch_Datacenter#Services
** ~15-40 minutes to switchover services to destination dc_to
*** Leave active/active services pooled only to destination dc_to
*** Switchover active/passive services from origin dc_from to destination dc_to
==== Day 2 - Wednesday: MediaWiki ====
The MediaWiki Switchover (read-only), will always take place on the Wednesday of the above mentioned week. During read-only (2-3 minutes), no Wikis will be editable and editors will be seeing a warning message asking to try again later. Read-only starts @ 14:00 UTC (subject to change with sufficient prior notification, as noted above). Readers should experience no changes for the entirety of the event.
*Switch Mediawiki itself to destination datacentre Switch_Datacenter#MediaWiki
** ~35 minutes for a complete run of the cookbook, from disabling puppet to re-enabling it, if timed right for the read-only part of the cookbook to fall at the start of the announced window. Doing it in an emergency can be done faster since there is no need to wait for a set time.
Note: For the next 7 calendar days after the MW read-only phase traffic will be flowing solely to one datacentre (destination), rendering the other datacenter effectively inactive.
==== Day 3 - Thursday: Deployment Server + Special cases ====
At your convenience, after coordinating with deployers, you may switch the Special cases
* Deployment Server
** ~1 hour for the deployment server switch. This process has quite a few manual steps, so you need to plan plenty of time. 
* Special Cases - Switch Datacenter#Manual switch
==== Day 8 - Wednesday: Pool back inactive DC====
A week later, we activate caching and services in the inactive/secondary datacenter again. With traffic flowing in both DCs, we are back in the normal Multi-DC mode. This period may be extended, depending how maintenance work progresses at the inactive DC.
Note: As of September 2023, we are running each datacenter as primary for half of the year. The 2 datacentres are be considered coequal, alternating roles every 6 months.
== Weeks in advance: communication, testing, and preparation ==
=== Communication - 10 weeks before===
See Switch_Datacenter/Coordination, coordinate dates and communication plan with involved groups.
=== Testing - 3 weeks before===
Run a "live test" of the MediaWiki cookbook, and a dry-run for everything.
Depending on what changes have occurred to our infrastructure/production from the previous switchover, code changes in cookbooks are expected. The purpose of the live-test and the dry-run is to test most of the existing and updated codepaths, and identify potential issues there. 
Note: Always use the --dry-run flag when running cookbooks for testing purposes
==== Live Test ====
A live test ( --live-test) flag, will skip actions that could harm the primary DC or perform them on the secondary DC, and is available only for the sre.switchdc.mediawiki cookbook. What we should be careful about it is that we "switch" from the currently secondary DC to the currently primary DC. While the live-test process will log your actions to SAL, please remember to announce to #wikimedia-sre and to #wikimedia-operations too, that you will be running this test. Unless something goes really badly, this is a non-disruptive test. 
For example, if currently our primary DC is codfw and for the upcoming switchover we will be switching to eqiad, the direction for a live test is eqiad→codfw:
 cumin1002:~# cookbook sre.switchdc.mediawiki --live-test --task-id TXXXXXX --ro-reason "Datacenter MediaWiki switchover live-test" eqiad codfw
 <entering cookbook menu>
 
 > 00-disable-puppet
 > 00-reduce-ttl 
Note: If circular replication is not yet enabled everywhere, the Check that all core primaries in DC_TO are in sync with the core primaries in DC_FROM step of the 03-set-db-readonly cookbook will fail, but the error is suppressed in --live-test mode. Consider checking with Data Persistence about whether this is expected to fail.
==== Dry Run ====
A dry-run is available for both cookbooks we use during a switchover; sre.switchdc.mediawiki and sre.discovery.datacenter. During a dry-run, the direction is the one we have announced. 
For example, if we are currently on codfw, switching over to eqiad, a dry-run's direction would be codfw→eqiad, as follows: 
 cumin1002:~# cookbook --dry-run sre.switchdc.mediawiki codfw eqiad
 <entering cookbook menu>
 
 > 00-disable-puppet
 > 00-reduce-ttl
 cumin1002:~# cookbook --dry-run sre.discovery.datacenter depool codfw \
 --all --reason "Datacenter services switchover dry-run" \
 --task-id T357547
=== Preparation - a few days before ===
Data Persistance checklist:
* There is no ongoing long-running maintenance that affects database availability, capacity or lag (schema changes, upgrades, hardware issues, etc.)
* Replication is flowing from eqiad -> codfw and from codfw -> eqiad running the sre.switchdc.databases.prepare cookbook. 
Service Operations checklist:
* Check capacity in the destination datacentre. More specifically, ensure that MediaWiki deployments share at least the same number of pods in both datacentres.
** High-traffic services with a large RO component, such as mw-web and mw-api-ext, may need additional upsizes before Day 1 to accommodate all traffic in the destination datacentre. See for example analysis to determine appropriate upsizes.
* Prepare all patches
** Day 1: Any patches necessary to augment capacity as described above.
** Day 2: 
*** #1 Update DNS records for master DBs
*** #2 Update DNS records for maintenance host
*** #3 geo-maps: set default datacentre
*** #4 debug.json: List primary DC servers first 
** Day 3:
*** #5 update deployment DNS record 
*** #6 update deployment_server on puppet
== Per-service switchover instructions ==
=== Traffic ===
==== General procedure ====
See: Global traffic routing.
==== Day 1: Depool source datacentre ====
GeoDNS (User-facing) Routing:
Use the sre.dns.admin cookbook to depool all GeoDNS services from the source DC. See Change GeoDNS / Depool a Site for details. Example run: if you are depooling eqiad,
 cookbook sre.dns.admin depool eqiad
(authdns-update is not required, you only need to run the cookbook)
==== Day 8: Switch to Multi-DC again ====
Same procedure as above, just using the pool command rather than depool. 
==== Dashboards ====
*Load Balancers
*Frontend traffic (text@eqiad/codfw)
*Frontend traffic (upload@eqiad/codfw)
=== Services ===
==== General procedure ====
For a global switchover we are using the sre.discovery.datacenter to depool all services from a DC:
* active-active services in DNS discovery will be depooled from said DC
* active/passive ones will be switched over to the alternative DC, per user input
However, there are a few services we completely exclude from this process. These are hardcoded in the sre.discovery.datacenter cookbook (see EXCLUDED_SERVICES).
What the cookbook does is, for each service:
# Depool the datacenter we're moving away from in confctl / discovery
# Poll all authoritative nameservers until their responses matche the new intent
# Flush the associated discovery DNS record from all recursive resolver caches
==== Day 1: Depooling source DC ====
Before depooling any service, do not forget to review (and copy/paste) the current status of all services, but running: 
 cookbook sre discovery.datacenter status all
The following command will depool all active/active services from a DC, and will prompt to move or skip the active/passive ones.
# Switch all services to eqiad
$ sudo cookbook sre.discovery.datacenter depool codfw --all --reason "Datacenter Switchover" --task-id T12345
==== Day 8: Switch to Multi-DC again ====
The following command will repool all active/active services to a DC, and will prompt to move or skip the active/passive ones.
# Repool codfw
$ sudo cookbook sre.discovery.datacenter pool codfw --reason "Datacenter switch to Multi-DC" --task-id T12345
=== MediaWiki ===
We divide the process in logical phases that should be executed sequentially. Within any phase, top-level tasks can be executed in parallel to each other, while subtasks are to be executed sequentially to each other. The phase number is referred to in the names of the tasks in the operations/cookbooks repository, in the cookbooks/sre/switchdc/mediawiki/ path.
==== Day 2: MediaWiki Switchover ====
==== Phase 0 - preparation ====
Manual StatusPage: Add a scheduled maintenance (Maintenances -> Schedule Maintenance)
Manual scap lock: Add a scap lock on a separate tmux/screen on the deployment server. This will block any scap deployments, and it will stay there waiting for your input to unlock it. 
 scap lock --all "Datacenter Switchover - T12345"
00-disable-puppet: Disables puppet on maintenance hosts in both eqiad and codfw
00-reduce-ttl: Reduces TTL for various DNS discovery entries. Make sure that at least 5 minutes (the old TTL) have passed before moving to Phase 1. The cookbook should force you to wait anyway.
(Optional-Skip)00-optional-warmup-caches: Warms up shared (e.g., Memcache) and local (e.g., APCu) caches in DC_TO using the mediawiki-cache-warmup tool. The warmup queries will repeat automatically until the response times stabilize, and include: 
* The global "urls-cluster" warmup against mw-web.
* The "urls-server" warmup against all pods in each of mw-web, mw-api-ext, and mw-api-int.
00-downtime-db-readonly-checks: Sets downtime for Read only checks on mariadb masters changed on Phase 3 so they don't page.
* You can confirm downtimes have been set at https://icinga.wikimedia.org (navigate to Downtime > Scheduled Service Downtime).
==== Phase 1 - stop maintenance ====
*01-stop-maintenance: Stops maintenance jobs in both datacenters and kill all the periodic jobs (systemd timers) on maintenance hosts in both datacenters. Keep in mind there is a chance of a manual job running. Check again with your peers; usually the way forward is to kill the job by force.
** The logic to validate that all timers were disabled can fail if any unit is in a failed state. If this happens, you can clear failed states with sudo systemctl reset-failed <failed unit> on the maintenance host, and then re-run the cookbook.
==== Phase 2 - read-only mode ====
* 02-set-readonly: Sets read-only mode by changing the ReadOnly conftool value
==== Phase 3 - lock down database masters ====
* 03-set-db-readonly: Puts origin DC DC_FROM core DB masters (shards: s1-s8, x1, es4-es5) in read-only mode and waits for destination DC's DC_TO databases to catch up with replication
==== Phase 4 - switch active datacenter configuration ====
* 04-switch-mediawiki: Switches the discovery records and MediaWiki active datacenter
** Flips MEDIAWIKI_SERVICES to pooled=true in destination DC
** Flips WMFMasterDatacenter from DC_FROM to DC_TO
** Flips MEDIAWIKI_SERVICES to pooled=false in source DC
After this, DNS will be changed for the source DC and internal applications (except mediawiki) will start hitting the new DC
==== Phase 5 - DEPRECATED - Invert Redis replication for MediaWiki sessions ====
==== Phase 6 - Set new site's databases to read-write ====
*06-set-db-readwrite: Sets destination DC's core DB masters (shards: s1-s8, x1, es4-es5) in read-write mode
==== Phase 7 - Set MediaWiki to read-write ====
*07-set-readwrite: Goes back to read-write mode by changing the ReadOnly conftool value
==== Phase 8 - Restore rest of MediaWiki ====
08-restart-envoy-on-jobrunners: Restarts pods on the (now) inactive jobrunners, trigger changeprop to re-resolve the DNS name and connect to destination DC
*A steady rate of 500s is expected until this step is completed, as changeprop may still be sending edits to source DC, though the database master will reject them.
08-start-maintenance: Starts maintenance on destination DC
* Runs puppet on the maintenance hosts, which will reactivate systemd timers in destination DC
* Most Wikidata-editing bots will restart once this is done and the "dispatch lag" has recovered. This should bring us back to 100% of editing traffic.
Manual StatusPage: End the planned maintenance 
==== Phase 9 - Post read-only ====
09-restore-ttl: Sets the TTL for the DNS records to 300 seconds again
Manual #1 Update DNS records for master DBs: merge and run authdns-update
* Please use the following to SAL log: !log Phase 9: Update DNS records for new database masters
09-run-puppet-on-db-masters: Runs Puppet on the database masters in both DCs, to update expected read-only state.
* This also removes the downtimes set in Phase 0.
* As before, you can confirm the downtimes have been removed at https://icinga.wikimedia.org (navigate to Downtime > Scheduled Service Downtime).
Manual CentralNotice banner: Ensure the banner informing users of readonly is removed. There is some minor HTTP caching involved (~5mins) here too.
Manual Scap lock: Go back to the terminal where you added the lock and press enter
Manual #2 Update DNS records for maintenance host: merge and run authdns-update
Manual #3 geo-maps: set default datacentre: merge and run authdns-update
* This default only affects a small portion of traffic, so this is mostly about logical consistency (when we have no idea where to route a request, we prefer the primary DC).
Manual #4 debug.json: List primary DC servers first : Re-order noc.wm.o's debug.json to have primary servers listed first, see T289745. Run scap backport to deploy.
==== Phase 10 - verification and troubleshooting ====
Manual Reading and Editing: Ensure they work! :)
Manual Recent Changes: Ensure recent changes are flowing 
* See Special:RecentChanges, EventStreams, and the IRC feeds
* curl -s -H 'Accept: application/json' https://stream.wikimedia.org/v2/stream/recentchange | jq .
 Manual Email: Ensure email works via test an email
. For the following commands the Total messages in queue should mostly be 0, but the value will fluctuate as new mail is received then sent 
 mx-in1001:~$ sudo watch qshape 
 
 mx-out1001:~$ sudo watch qshape 
==== Dashboards ====
* MW-on-k8s overview
* High-traffic services:
** mw-web
** mw-api-ext
** mw-api-int
** mw-jobrunner
** mw-parsoid
*ATS cluster view (text)
*ATS backends<->Origin servers overview (mw-web(-ro), mw-api-ext(-ro), restbase) (text)
*Logstash: mediawiki-errors
=== ElasticSearch ===
==== General context on how to switchover ====
CirrusSearch talks by default to the local datacenter ($wmgDatacenter). No special actions are required when disabling a datacenter.
Manually switching CirrusSearch to a specific datacenter can always be done. Point CirrusSearch to codfw by editing wgCirrusSearchDefaultCluster ext-CirrusSearch.php.
To ensure coherence in case of lost updates, a reindex of the pages modified during the switch can be done by following Recovering from an Elasticsearch outage / interruption in updates.
==== Dashboards ====
* ElasticSearch Percentiles
=== Special cases ===
==== Exclusions ====
If it is needed to exclude services, using the old sre.switchdc.services is still necessary until exclusion is implemented.
# Switch all services to codfw, excluding parsoid and cxserver
$ sudo cookbook sre.switchdc.services --exclude parsoid cxserver -- eqiad codfw
==== Single service ====
If you are switching only one service, using the old sre.switchdc.services is still necessary
# Switch the service "parsoid" to codfw-only
$ sudo cookbook sre.switchdc.services --services parsoid -- eqiad codfw
==== apt ====
apt.wikimedia.org needs a puppet change
==== restbase-async ====
Restbase-async is a bit of a special case, being pooled active/passive with the active in the secondary datacenter. As such, it needs an additional step if we're just switching active traffic over and not simulating a complete failover:
# pool restbase-async everywhere
sudo cookbook sre.discovery.service-route --reason T123456 pool --wipe-cache $dc_from restbase-async
sudo cookbook sre.discovery.service-route --reason T123456 pool --wipe-cache $dc_to restbase-async
# depool restbase-async in the newly active dc, so that async traffic is separated from real-users traffic as much as possible.
sudo cookbook sre.discovery.service-route --reason T123456 depool --wipe-cache $dc_to restbase-async
When simulating a complete failover, keep restbase pooled in $dc_to for as long as possible to test capacity, then switch it to $dc_from by using the above procedure.
As it is async, we trade the added latency from running it in the secondary datacenter for the lightened load on the primary datacenter's appservers.
==== Manual switch ====
These services require manual changes to be switched over and have not yet been included in service::catalog 
* Deployment server
* planet.wikimedia.org
** The DNS discovery name planet.discovery.wmnet needs to be switched from one backend to another as in example change gerrit:891369. No other change is needed.
* people.wikimedia.org
** In puppet hieradata the rsync_src and rsync_dst hosts need to be flipped as in example change gerrit:891382.
** FIXME: manual rsync command has to be run
** The DNS discovery name peopleweb.discovery.wmnet needs to be switched from one backend to another as in example change gerrit::891381.
* noc.wikimedia.org This is no longer applicable as of September 2023, noc.wikimedia.org is now active/active in mw-on-k8s.
** The noc.wikimedia.org DNS name points to DNS discovery name mwmaint.discovery.wmnet that needs to be switched from one backend to another as in example change gerrit:896118. No other change is needed.
==== Dashboards ====
*EventStreams
*ORES
*Maps
*WDQS
=== Databases ===
Main document: MariaDB/Switch Datacenter
Once we're confident that the switchover will not be rolled back run the sre.switchdc.databases.finalize cookbook.
=== Other miscellaneous ===
* EventLogging
* IRC, RCStream, EventStreams
== Predictable, Recurring Switchovers ==
A few months after the Switchback of 2023, and following a feedback gathering process, a proposal to move to a predictable set of dates for the dates while also increasing the Switchover duration to 6 months was adopted and turned into a process. The document can be found in the link below:
Recurring, Equinox-based, Data Center Switchovers
== Upcoming Switches ==
See Switch Datacenter/Switchover Dates for a pre-calculated list up to 2050
March 2025
* Services + Traffic: Tuesday, 18 March 2025 14:00 UTC
* MediaWiki: Wednesday, 19 March 2025 14:00 UTC
== Past Switches ==
=== 2024 switches ===
March
* Services + Traffic: Tuesday, March 19th, 2024 14:00 UTC
* MediaWiki: Wednesday, March 20th, 2024 14:00UTC
* Read only: 3 minutes 8 seconds
September
* Services + Traffic: Tuesday, 24 September 2024 @ 15:00 UTC
* MediaWiki: Wednesday, 25 September 2024 @ 15:00 UTC
* Read only: 2 minutes 46 seconds
=== 2023 switches ===
;SeptemberServices + Traffic: Tuesday, September 19th, 2023 14:00 UTC
* MediaWiki: Wednesday, September 20th, 2023 14:00 UTC
;FebruaryServices: Tuesday, February 28th, 2023 14:00 UTC
* Traffic: Tuesday, February 28th, 2023 15:00 UTC
* MediaWiki: Wednesday, March 1st, 2023 14:00 UTC
Reports
* Recap
* Read only: 1 minute 59 seconds
Switching back:
Schedule
* Services: Tuesday, April 25th, 2023 14:00 UTC
* Traffic: March 14 2023
* MediaWiki: Wednesday, April 26th 2023 14:00 UTC
Reports
* Read only: 3 minutes 1 second
=== 2021 switches ===
;ScheduleServices: Monday, June 28th, 2021 14:00 UTC
* Traffic: Monday, June 28th, 2021 15:00 UTC
* MediaWiki: Tuesday, June 29th, 2021 14:00 UTC
;Reports
* June 2021 Data Center Switchover on the Wikimedia Tech blog
*Services and Traffic on wikitech-l
* MediaWiki on wikitech-l
* Incident documentation/2021-06-29 trwikivoyage primary db
* Read only duration: 1 minute 57 seconds
Switching back:
* Services: Monday, Sept 13th 14:00 UTC
*Traffic: Monday, Sept 13th 15:00 UTC
*MediaWiki: Tuesday, Sept 14th 14:00 UTC
;Reports
Datacenter switchover recap on wikitech-l
* Read only duration: 2 minutes 42 seconds
=== 2020 switches ===
;ScheduleServices: Monday, August 31st, 2020 14:00 UTC
* Traffic: Monday, August 31st, 2020 15:00 UTC
* MediaWiki: Tuesday, September 1st, 2020 14:00 UTC
;Reports
Incident documentation/2020-09-01 data-center-switchover
* Read only duration: 2 minutes 49 seconds
Switching back:
* Traffic: Thursday, September 17th, 2020 17:00 UTC
* MediaWiki: Tuesday, October 27th, 2020 14:00 UTC
* Services: Wednesday, October 28th, 2020 14:00 UTC
=== 2018 switches ===
;ScheduleServices: Tuesday, September 11th 2018 14:30 UTC
*Media storage/Swift: Tuesday, September 11th 2018 15:00 UTC
*Traffic: Tuesday, September 11th 2018 19:00 UTC
*MediaWiki: Wednesday, September 12th 2018: 14:00 UTC
;Reports
* Datacenter Switchover recap 
* Read only duration: 7 minutes 34 seconds
Switching back:
;Schedule
* Traffic: Wednesday, October 10th 2018 09:00 UTC
*MediaWiki: Wednesday, October 10th 2018: 14:00 UTC
*Services: Thursday, October 11th 2018 14:30 UTC
*Media storage/Swift: Thursday, October 11th 2018 15:00 UTC
;Reports
* Datacenter Switchback recap 
* Read only duration: 4 minutes 41 seconds
=== 2017 switches ===
;Schedule
* Elasticsearch: elasticsearch is automatically following mediawiki switch
* Services: Tuesday, April 18th 2017 14:30 UTC
* Media storage/Swift: Tuesday, April 18th 2017 15:00 UTC
* Traffic: Tuesday, April 18th 2017 19:00 UTC
* MediaWiki: Wednesday, April 19th 2017 14:00 UTC (user visible, requires read-only mode)
* Deployment server: Wednesday, April 19th 2017 16:00 UTC
;Reports
* Editing pause for failover test on Wikimedia Blog
* Recap
* Read only duration: 17 minutes
Switching back:
;Schedule
* Traffic: Pre-switchback in two phases: Mon May 1 and Tue May 2 (to avoid cold-cache issues Weds)
* MediaWiki: Wednesday, May 3rd 2017 14:00 UTC (user visible, requires read-only mode)
* Elasticsearch: elasticsearch is automatically following mediawiki switch
* Services: Thursday, May 4th 2017 14:30 UTC
* Swift: Thursday, May 4th 2017 15:30 UTC
* Deployment server: Thursday, May 4th 2017 16:00 UTC
;Reports
* Incident documentation/2017-05-03 missing index
* Incident documentation/2017-05-03 x1 outage
* Recap
* Read only duration: 13 minutes
=== 2016 switches ===
;Schedule
* Deployment server: Wednesday, January 20th 2016
* Traffic: Thursday, March 10th 2016
* MediaWiki 5-minute read-only test: Tuesday, March 15th 2016, 07:00 UTC
* Elasticsearch: Thursday, April 7th 2016, 12:00 UTC
* Media storage/Swift: Thursday, April 14th 2016, 17:00 UTC
* Services: Monday, April 18th 2016, 10:00 UTC
* MediaWiki: Tuesday, April 19th 2016, 14:00 UTC / 07:00 PDT / 16:00 CEST (requires read-only mode)
;Reports
* Wikimedia failover test on Wikimedia Blog
Switching back:
* MediaWiki: Thursday, April 21st 2016, 14:00 UTC / 07:00 PDT / 16:00 CEST (requires read-only mode)
* Services, Elasticsearch, Traffic, Swift, Deployment server: Thursday, April 21st 2016, after the above is done
== Monitoring Dashboards ==
Aggregated list of interesting dashboards 
*Apache/HHVM
*App servers
*Load Balancers
*Frontend traffic
*Varnish eqiad
*Varnish codfw
* Swift eqiad
* Swift codfw
Category:SRE Service Operations