Yocto Project v2.5 Status

Yocto Project 2.5 release Status - Work in progress
= Project Dashboard =
https://wiki.yoctoproject.org/charts/combo.html
= Feature/Task Board = 
== Overview ==
Scheduled	Design	Design Complete	Development	Patch Review	Testing	Done	Blocked
 	 	 	 	 	 	 	
== List View ==
=== Blocked === 
=== Planned ===
=== Scheduled ===
=== Design ===
=== Design Complete ===
=== Development ===
=== Patch Review ===
=== Testing ===
=== Done ===
= Yocto Project v2.5 Release Criteria = 
== Milestone 1 - Target Dec. 15, 2017 == 
	 Release Criteria		 Milestone 1 Target		 Milestone 1 Status
	Functional Completion		All high features are completed.		Done
	Build and Release (Yocto)		All completed features can be built with no errors.		Done
	Build and Release (BSPs)		Core BSPs can be built with no errors.		Done
	Open Bugs		All bugs have been dispositioned. Milestone high issues have been fixed.		 Done
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.		Done - https://wiki.yoctoproject.org/wiki/WW03_-_2018-1-18-_Full_Test_Cycle_-_2.5_M1_rc3
	Distros Tested		Fedora, Ubuntu, Opensuse, Centos current version	Done - CentOs 7, Debian 9, Fedora 26, Fedora 27, OpenSuse 42.3, Ubuntu 16.04, Ubuntu 17.10
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.		Done - https://wiki.yoctoproject.org/wiki/WW03_-_2018-1-18-_Full_Test_Cycle_-_2.5_M1_rc3
	Build Performance		Try to at least maintain the current performance and improve if possible.		Done
	Package Update		Plan to have 70% or greater packages updated.		Done - 78% - http://recipes.yoctoproject.org/rrs/recipes/2.5/M1/
	Upstream Commits		Have upstream status reviewed on 100% of patches. Greater than 90% upstreamed.		Done - 99.9%
	Publication		The release is announced	Released
== Milestone 2 - Target Jan. 26, 2018 == 
	 Release Criteria		 Milestone 2 Target		 Milestone 2 Status
	Functional Completion		All high features are completed.		Done
	Build and Release (Yocto)		All completed features can be built with no errors.		Done
	Build and Release (BSPs)		Core BSPs can be built with no errors.		Done
	Open Bugs		All bugs have been dispositioned. Milestone high issues have been fixed.	
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.		Done https://wiki.yoctoproject.org/wiki/WW07_-_2018-02-14-_Full_Test_Cycle_-_2.5_M2_rc1
	Distros Tested		Fedora, Ubuntu, Opensuse, Centos current version	Done CentOs 7, Debian 9, Fedora 26, Fedora 27, OpenSuse 42.3, Ubuntu 16.04, Ubuntu 17.10
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.		Done https://wiki.yoctoproject.org/wiki/WW07_-_2018-02-14-_Full_Test_Cycle_-_2.5_M2_rc1
	Build Performance		Try to at least maintain the current performance and improve if possible.		Done
	Package Update		Plan to have 70% or greater packages updated.	Done: 80% http://recipes.yoctoproject.org/rrs/recipes/2.5/M2/
	Upstream Commits		Have upstream status reviewed on 100% of patches. Greater than 90% upstreamed.	Done: 99.9%
	Publication		The release is announced	Released
== Milestone 3 - Target Mar. 2, 2018 == 
	 Release Criteria		 Milestone 3 Target		 Milestone 3 Status
	Functional Completion		All high features are completed.		Done
	Build and Release (Yocto)		All completed features can be built with no errors.		Done
	Build and Release (BSPs)		Core BSPs can be built with no errors.	QA Report
	Open Bugs		All bugs have been dispositioned. Milestone high issues have been fixed.	Done
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	QA Report
	Distros Tested		Fedora, Ubuntu, Opensuse, Centos current version	Done: CentOs 7, Debian 9, Fedora 26, Fedora 27, OpenSuse 42.3, Ubuntu 16.04, Ubuntu 17.10
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	Done QA Report
	Build Performance		Try to at least maintain the current performance and improve if possible.	Performance Charts
	Package Update		Plan to have 70% or greater packages updated.		Done
	Upstream Commits		Have upstream status reviewed on 100% of patches. Greater than 90% upstreamed.		Done 99.9%
	Publication		The release is announced	Released
== Milestone 4/Final - Target Apr. 27, 2018 == 
	 Release Criteria		 Milestone 4/Final Target		 Milestone 4/Final Status
	Functional Completion		All high features are completed.		Done
	Build and Release (Yocto)		All completed features can be built with no errors.		Done
	Build and Release (BSPs)		Core BSPs can be built with no errors.	QA Report Done
	Open Bugs		All bugs have been dispositioned. Milestone high issues have been fixed.		 Done
	Bug Trend		Downward trend in bug tracking during the stabilization period.		Bug Trend Done
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	QA Report Done
	Distros Tested		Fedora, Ubuntu, Opensuse, Centos current version	Done - CentOs 7, Debian 9, Fedora 26, Fedora 27, OpenSuse 42.3, Ubuntu 16.04, Ubuntu 17.10
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	QA Report Done
	Documentation		All examples are tested to be functional.		Done
	Build Performance		Try to at least maintain the current performance and improve if possible.	QA Report Performance Done
	Package Update		Plan to have 70% or greater packages updated.	Done: 72% RRS
	Upstream Commits		Have upstream status reviewed on 100% of patches. Greater than 90% upstreamed.		Done - 100%
	Wiki/Web Site Updated		Have reviewed the Wiki and Web site to insure all is current.		Done
	Code scan completed		Have reviewed the results of a Protex scan of all code being released.		Done
	Publication		The release is announced	Released
== Yocto Project 2.5.1 release == 
	 Release Criteria		 2.5.1 release		 2.5.1 release
	Build and Release (Yocto)		All completed features can be built with no errors.	Done
	Build and Release (BSPs)		Core BSPs can be built with no errors.	Done
	Open Bugs		All bugs have been dispositioned. Milestone high issues have been fixed.		 Done
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	Done - https://wiki.yoctoproject.org/wiki/WW33_-_2018-08-16-_Full_Test_Cycle_-_2.5.1_rc1
	Distros Tested		Fedora, Ubuntu, Opensuse, Centos current version	Done - CentOs 7, Debian 9, Fedora 26, Fedora 27, OpenSuse 42.3, Ubuntu 16.04, Ubuntu 17.10
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	Done - https://wiki.yoctoproject.org/wiki/WW33_-_2018-08-16-_Full_Test_Cycle_-_2.5.1_rc1
	Build Performance		Try to at least maintain the current performance and improve if possible.	Done - https://wiki.yoctoproject.org/wiki/WW33_-_2018-08-16-_Full_Test_Cycle_-_2.5.1_rc1
	Publication		The release is announced	Released
== Yocto Project 2.5.2 release == 
	 Release Criteria		 2.5.2 release		 2.5.2 release
	Build and Release (Yocto)		All completed features can be built with no errors.	Done
	Build and Release (BSPs)		Core BSPs can be built with no errors.	Done
	Open Bugs		All bugs have been dispositioned. Milestone high issues have been fixed.		 Done
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	Done - https://wiki.yoctoproject.org/wiki/WW49_-_2018-12-06-_Full_Test_Cycle_-_2.5.2_rc1
	Distros Tested		Fedora, Ubuntu, Opensuse, Centos current version	Done - CentOs 7, Debian 9, Fedora 26, Fedora 27, OpenSuse 42.3, Ubuntu 16.04, Ubuntu 17.10
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	Done - https://wiki.yoctoproject.org/wiki/WW49_-_2018-12-06-_Full_Test_Cycle_-_2.5.2_rc1
	Build Performance		Try to at least maintain the current performance and improve if possible.	Done - https://wiki.yoctoproject.org/wiki/WW49_-_2018-12-06-_Full_Test_Cycle_-_2.5.2_rc1
	Publication		The release is announced