Snowstorm Daily Scrum Archive/08202010

== Friday, August 20, 2010 ==
=== General Notes ===
----
* Q OOO until further notice
* Don't forget to update the time you spent on a task in the Sprint Backlog at the end of each day!
===Team Status===
----
====Aimee====
----
PAST
* Staged some more build fixes from Snowglobe into aimee_linden/viewer-development-import
* Merged into to viewer-development
* More Mercurial and bitbucket guidance to open source contributors
* Helped Oz get SSH to Bitbucket going
FUTURE
* Pull in some more Snowglobe fixes
* Merge from aimee_linden/viewer-development-import to viewer-development
* Find out what we're doing about stuff in viewer-public and viewer-release? Merge / convert / merge?
IMPEDIMENTS
* None.
====Tofu====
----
OOO
====Oz====
----
PAST
* Fixed ssh authentication problem (thanks Aimee)
* Process discussions
* Got deeper training on TeamCity
* Discussions with tools team on common code issues
* Set up new canonical build for viewer-development (changed 'oz' to 'snowstorm' in name).
* Set up experimental repository & build
* Code review of submission from WolfPup (building now)
FUTURE
* More wiki improvements
* Post archive of Wednesdays OH
* Add transcriber to this scrum meeting space
IMPEDIMENTS
* none
==== Merov ====
----
PAST
* LLKDU in viewer-development: Analyzed the llkdu.dll crash on Windows on launch. Aimee was right : we will have to port all of SNOW-345 (see http://jira.secondlife.com/browse/SNOW-345) fixes to Snowstorm. The good news is I know what to do now. The bad news is that last time I did it consumed 3 days to get things right. I'm thinking of ways to just tease the lib without rebuilding it and point install.xml to it.
* Got all my bitbucket and TeamCity ducks in a row: there's now a merov_linden/viewer-development-import repo (same model as Aimee's)
* Snowglobe: completed cleanup of 1.x (SNOW-713 issues)
FUTURE
* LLKDU in viewer-development: Try the fixed llkdu.dll from Snowglobe 1.4 bluntly as a test
* LLKDU in viewer-development: Move the relevant SNOW-345 changes to Snowstorm
* LLKDU in viewer-development: Modify build.sh to download the llkdu libs even when -DINSTALL_PROPRIETARY:BOOL=ON is not set
* LLKDU in viewer-development: Create a separate private repo for building llkdu cleaning from code (need to double check that with brad)
IMPEDIMENTS
* None
==== Q ====
----
OOO
==== Esbee ====
----
PAST
* Triaging EXT bugs and prepping to convert them to VWR
* Continued response to blog and SLCC feedback
* Discussion with QA about integration and release process
* Started sketch of undockable sidebar tabs
FUTURE
* Finish sketch undockable/dockable sidebar design and send to XD team for a quick review
* Set up weekly office hours to discuss product backlog and ideas!
* Continue Jira triage
* Continue to follow up on SLCC and Snowstorm blog feedback
* Start adding Resident feedback/ideas/user stories to the Snowstorm Backlog on a new tab
* Document idea submission process and worm with those ideas
* Flying back to SF on Sunday
IMPEDIMENTS
* None
==== Paul ====
----
PAST
* BUG EXT-8405 (Clicking an attachment switches the Add More inventory to Flat view)
**In progress 95%. 
FUTURE
* BUG EXT-8405 (Clicking an attachment switches the Add More inventory to Flat view)
IMPEDIMENTS
*none
*note: vacation request 09.13-09.24
==== Andrew ====
----
PAST
*Pushed tickets that passed review
*Task VWR-20703(Research bottom bar code)
**Investigation more or less complete
**Started writing test code for moving buttons
*Cloned and built viewer-development
FUTURE
* Task VWR-20702(Snowstorm Sprint 2: As a User who's customized the bottom bar of the Viewer UI, I also want to be able to control the
order of the buttons as they appear in the UI.)
IMPEDIMENTS
*none
==== Vadim ====
----
PAST
*Task VWR-20724 (Missing underlined shortcuts in some top-level menus): 
**Implemented, committed.
*Task VWR-20734 (Changed parcel properties to default to "on" in the location bar): 
**Implemented, committed.
* Helping web site developers to investigate a problem with viewer requiring user to upgrade to Premium account before buying a parcel on the mainland.
FUTURE
* Discuss proposed commit process 
* Proceed with Sprint #2 tasks.
IMPEDIMENTS
*What to do with tickets we no longer work on? How to pass them to QA ?
==== Sergey ====
----
PAST
*Bug (EXT-7325) My Landmarks: "Show on Map" context menu item is enabled while "Map" button is disabled for selected landmark.
**Pushed fix.
*Bug (EXT-8697) My Landmarks: 'Cut' item should be greyed out in folder's context menu
**Pushed fix.
* Bug (VWR-20694) Snowstorm Sprint 2: As a User, I want to undock tabs from the Viewer sidebar so that I can control what tabs are displayed and organize them on my screen in any way I want like I could do in 1.23.
**WIP. Researching Side Bar, Dockable Floater code.
FUTURE
*Bug (VWR-20694) Snowstorm Sprint 2: As a User, I want to undock tabs from the Viewer sidebar so that I can control what tabs are displayed and organize them on my screen in any way I want like I could do in 1.23.
IMPEDIMENTS
*none
*Vacation Sept 6-9
==== Anya ====
----
PAST
*Investigation/Discussion of suggested new commit process for PE
*Clarified tasks/bugs
*Discussed with Bambers options for Snowstorm QA
FUTURE
*figure out process for Hg
*discuss QA options with Esbee & Bambers
*get answers to questions listed as impediments
*crashhunters
IMPEDIMENTS
*No tasks to take from backlog that don't require design
*Should I add EXT bugs we're currently working on to the sprint backlog? (20%)
*How best to engage QA in the Snowstorm process?
*Vadim: How to assign/pass issues to QA?
*Task EXT-7756 (Add sort order to My Outfits gear menu (name or date)) - how to deal with server changes?