Yocto Project v2.1 Status

Yocto Project 2.1 release Status
= Project Dashboard =
https://wiki.yoctoproject.org/charts/combo.html
= Feature/Task Board = 
== Overview ==
Scheduled	Design	Design Complete	Development	Patch Review	Testing	Done	Blocked
 	 	 	 	 	 	 	
== List View ==
=== Blocked === 
=== Planned ===
=== Scheduled ===
=== Design ===
=== Design Complete ===
=== Development ===
=== Patch Review ===
=== Testing ===
=== Done ===
= Yocto Project v2.1 Release Criteria = 
== Milestone 1 - Target Dec. 24, 2015== 
	 Release Criteria		 Milestone 1 Target		 Milestone 1 Status
	Functional Completion		All high features are completed.		Done
	Build and Release (Yocto)		All completed features can be built with no errors.		Done
	Build and Release (BSPs)		Core BSPs can be built with no errors.		Done
	Open Bugs		All bugs have been dispositioned. Milestone high issues have been fixed.		 Done
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.		Done - https://wiki.yoctoproject.org/wiki/WW50_-_2015-12-10_-_Full_Pass_2.1_M1.rc1
	Distros Tested		Fedora, Ubuntu, Opensuse, Centos current version	Done - Ubuntu 15.04 64 bit, Ubuntu 14.04 64bit, Fedora 21 64bit, Fedora 22 64bit, Opensuse 13.2 64bit, CentOS 7 64 bit
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	Done - https://wiki.yoctoproject.org/wiki/WW50_-_2015-12-10_-_Full_Pass_2.1_M1.rc1
	Build Performance		Try to at least maintain the current performance and improve if possible.	Done
	Package Update		70%	Done - 74%
	Upstream Commits		Have upstream status updated on 100% of patches (so that we can have a status update)	Done - 95%
	Publication		The release is announced	Release
== Milestone 2 - Target Feb. 12, 2016 == 
	 Release Criteria		 Milestone 2 Target		 Milestone 2 Status
	Functional Completion		All high features are completed.		Done
	Build and Release (Yocto)		All completed features can be built with no errors.		Done
	Build and Release (BSPs)		Core BSPs can be built with no errors.		Done
	Open Bugs		All bugs have been dispositioned. Milestone high issues have been fixed.		 Done
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.		Done - https://wiki.yoctoproject.org/wiki/WW05_-_2016-01-28_-_Full_Pass_2.1_M2.rc1
	Distros Tested		Fedora, Ubuntu, Opensuse, Centos current version		Done - Ubuntu 15.04 64 bit, Ubuntu 14.04 64bit, Fedora 21 64bit, Fedora 22 64bit, Opensuse 13.2 64bit, CentOS 7 64 bit
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.		Done
	Build Performance		Try to at least maintain the current performance and improve if possible.		Done
	Package Update		70%		81% - Done - http://recipes.yoctoproject.org/rrs/recipes/2.1/M2/
	Upstream Commits		Have upstream status updated on 100% of patches (so that we can have a status update)	96% - Done
	Publication		The release is announced	Released
== Milestone 3 - Target Mar. 18, 2016 == 
	 Release Criteria		 Milestone 3 Target		 Milestone 3 Status
	Functional Completion		All high features are completed.		Done
	Build and Release (Yocto)		All completed features can be built with no errors.		Done
	Build and Release (BSPs)		Core BSPs can be built with no errors.		Done
	Open Bugs		All bugs have been dispositioned. Milestone high issues have been fixed.		 - Done
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.		Done - https://wiki.yoctoproject.org/wiki/index.php?title=WW15_-_2016-03-28_-_Full_Pass_2.1_M3.rc2
	Distros Tested		Fedora, Ubuntu, Opensuse, Centos current version		Done - Ubuntu 15.10 x86_64, Ubuntu 15.04 64 bit, Ubuntu 14.04 64bit, Fedora 23 64bit, Fedora 21 64bit, Fedora 22 64bit, Opensuse 13.2 64bit, CentOS 7 64 bit
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.		Done - https://wiki.yoctoproject.org/wiki/index.php?title=WW15_-_2016-03-28_-_Full_Pass_2.1_M3.rc2
	Build Performance		Try to at least maintain the current performance and improve if possible.		Done
	Package Update		70%		Done - 84% - http://recipes.yoctoproject.org/rrs/recipes/2.1/M3/
	Upstream Commits		Have upstream status updated on 100% of patches (so that we can have a status update)		Done - 94%
	Publication		The release is announced		Released
== Milestone 4/Final - Target April 29, 2016 == 
	 Release Criteria		 Milestone 4/Final Target		 Milestone 4/Final Status
	Functional Completion		All high features are completed.		Done
	Build and Release (Yocto)		All completed features can be built with no errors.		Done
	Build and Release (BSPs)		Core BSPs can be built with no errors.		Done
	Open Bugs		All bugs have been dispositioned. Milestone high issues have been fixed.		 Done
	Bug Trend		Downward trend in bug tracking during the stabilization period.		Done
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.		Done - https://wiki.yoctoproject.org/wiki/WW17_-_2016-04-20_-_Full_Pass_2.1_M4.rc2
	Distros Tested		Fedora, Ubuntu, Opensuse, Centos current version		Done - Ubuntu 15.10 x86_64, Ubuntu 15.04 64 bit, Ubuntu 14.04 64bit, Fedora 23 64bit, Fedora 21 64bit, Fedora 22 64bit, Opensuse 13.2 64bit, CentOS 7 64 bit
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.		Done - https://wiki.yoctoproject.org/wiki/WW17_-_2016-04-20_-_Full_Pass_2.1_M4.rc2
	Documentation		All examples are tested to be functional.		Done
	Build Performance		Try to at least maintain the current performance and improve if possible.		Done - https://wiki.yoctoproject.org/wiki/WW17_-_2016-04-20_-_Full_Pass_2.1_M4.rc2#Build_Performance_Test
	Package Update		70%		Done - 79% - http://recipes.yoctoproject.org/rrs/recipes/2.1/M4/
	Upstream Commits		Have upstream status updated on 100% of patches (so that we can have a status update)		Done - 94%
	Wiki/Web Site Updated		Have reviewed the Wiki and Web site to insure all is current.		Done
	Publication		The release is announced		Released
== Yocto Project 2.1.1 release == 
	 Release Criteria		 2.1.1 release		 2.1.1 release
	Build and Release (Yocto)		All completed features can be built with no errors.	Done
	Build and Release (BSPs)		Core BSPs can be built with no errors.	Done
	Open Bugs		All bugs have been dispositioned. Milestone high issues have been fixed.		 Done
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	Done - https://wiki.yoctoproject.org/wiki/WW32_-_2016-08-01_-_Test_Cycle_2.1.1_rc2
	Distros Tested		Fedora, Ubuntu, Opensuse, Centos current version	Done
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	Done
	Build Performance		Try to at least maintain the current performance and improve if possible.	rc1 was tested and found the same
	Publication		The release is announced	Released
== Yocto Project 2.1.2 release == 
	 Release Criteria		 2.1.2 release		 2.1.2 release
	Build and Release (Yocto)		All completed features can be built with no errors.	Done
	Build and Release (BSPs)		Core BSPs can be built with no errors.	Done
	Open Bugs		All bugs have been dispositioned. Milestone high issues have been fixed.		 Done
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	Done - https://wiki.yoctoproject.org/wiki/WW46_-_2016-11-10_-_Test_Cycle_2.1.2_rc1
	Distros Tested		Fedora, Ubuntu, Opensuse, Centos current version	Done - Centos 7, Debian 8, Fedora 23, Fedora 24, OpenSuse132, OpenSuse421, Ubuntu 14.04, Ubuntu 16.04
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	Done - https://wiki.yoctoproject.org/wiki/WW46_-_2016-11-10_-_Test_Cycle_2.1.2_rc1
	Build Performance		Try to at least maintain the current performance and improve if possible.	Done - https://wiki.yoctoproject.org/wiki/WW46_-_2016-11-10_-_Test_Cycle_2.1.2_rc1
	Publication		The release is announced	Released
== Yocto Project 2.1.3 release == 
	 Release Criteria		 2.1.3 release		 2.1.3 release
	Build and Release (Yocto)		All completed features can be built with no errors.	Done
	Build and Release (BSPs)		Core BSPs can be built with no errors.	Done
	Open Bugs		All bugs have been dispositioned. Milestone high issues have been fixed.		 Done
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	Done - https://wiki.yoctoproject.org/wiki/WW24_-_2017-14-06_-_Full_Pass_2.1.3_rc1 and https://wiki.yoctoproject.org/wiki/WW26_-_2017-30-06_-_Full_Pass_2.1.3_rc2
	Distros Tested		Fedora, Ubuntu, Opensuse, Centos current version	Done -CentOS 7.1, Debian 8, Fedora 24, Fedora 25, OpenSuse 421, Ubuntu 16.04, Ubuntu 16.10, Ubuntu 14.04
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	Done - https://wiki.yoctoproject.org/wiki/WW24_-_2017-14-06_-_Full_Pass_2.1.3_rc1 and https://wiki.yoctoproject.org/wiki/WW26_-_2017-30-06_-_Full_Pass_2.1.3_rc2
	Build Performance		Try to at least maintain the current performance and improve if possible.	Done - https://wiki.yoctoproject.org/wiki/WW24_-_2017-14-06_-_Full_Pass_2.1.3_rc1 and https://wiki.yoctoproject.org/wiki/WW26_-_2017-30-06_-_Full_Pass_2.1.3_rc2
	Publication		The release is announced