Yocto Project v1.6 Status

Yocto Project 1.6 release Status
= Project Dashboard =
https://wiki.yoctoproject.org/charts/combo.html
= Feature/Task Board = 
== Overview ==
Scheduled	Design	Design Complete	Development	Patch Review	Testing	Done	Blocked
 	 	 	 	 	 	 	
== List View ==
=== Blocked === 
=== Scheduled ===
=== Design ===
=== Design Complete ===
=== Development ===
=== Patch Review ===
=== Testing ===
=== Done ===
= Yocto Project 1.6 Release Criteria = 
== Milestone 1 == 
	 Release Criteria		 Milestone 1 Target		 Milestone 1 Status
	Functional Completion		All high features are completed.		All high features are completed.
	Build and Release (Yocto)		All completed features can be built with no errors.	M1 RC1 build has been through QA. Systemd failed to build, but not a release blocking issue.
	Build and Release (BSPs)		Core BSPs can be built with no errors.	Pass
	Open Bugs		All bugs have been dispositioned. Milestone high issues have been fixed.		 No high bugs for M1. The number of medium+ bugs is concerning the team
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	https://wiki.yoctoproject.org/wiki/WW49_-_2013-12-03_-_Full_Pass_Release_1.6_M1.rc1. Pass
	Distros Tested		Fedora, Ubuntu, Opensuse, Centos current version	Ubuntu 13.10 64bit, Fedora 19 64bit, Fedora 19 32bit, Fedora 19 64bit, Opensuse 12.3 64bit, CentOS 6.5 64 bit
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	Pass
	Documentation		No target	Pass
	Build Performance		Try to at least maintain the current performance and improve if possible.	Pass
	Package Update		70%	60% monthly rate. Pass
	Upstream Commits		Have upstream status updated on 100% of patches (so that we can have a status update)	Pass
	Publication		The release is announced	Done
== Milestone 2 == 
	 Release Criteria		 Milestone 2 Target		 Milestone 2 Status
	Functional Completion		All high features are completed.		All high features are completed.
	Build and Release (Yocto)		All completed features can be built with no errors.	M1 RC2 build has been through QA and was approved.
	Build and Release (BSPs)		Core BSPs can be built with no errors.	Pass
	Open Bugs		All bugs have been dispositioned. Milestone high issues have been fixed.		 Pass - No high bugs open for 1.6 M2
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	https://wiki.yoctoproject.org/wiki/WW04_-_2014-01-23_-_Full_Pass_Release_1.6_M2.rc2 Pass
	Distros Tested		Fedora, Ubuntu, Opensuse, Centos current version	Ubuntu 13.10 64bit, Fedora 19 64bit, Fedora 20 32bit, Opensuse 12.3 64bit, CentOS 6.5 64 bit
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	Pass
	Documentation		No target	Pass - No Targets for this release
	Build Performance		Try to at least maintain the current performance and improve if possible.	OK'ed to Pass
	Package Update		70%	Just under 50% but OK'ed to Pass
	Upstream Commits		Have upstream status updated on 100% of patches (so that we can have a status update)	35 of 1350 patches need tags but OK'ed to Pass
	Publication		The release is announced	Done
== Milestone 3 == 
	 Release Criteria		 Milestone 3 Target		 Milestone 3 Status
	Functional Completion		All high features are completed.		All high features are completed except bug 5827 which is does not block the release.
	Build and Release (Yocto)		All completed features can be built with no errors.	Pass, M3 RC2 build has been through QA.
	Build and Release (BSPs)		Core BSPs can be built with no errors.	Pass
	Open Bugs		All bugs have been dispositioned. Milestone high issues have been fixed.		 Pass, No high bugs open for 1.6 M3 which are without known fixes.
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	https://wiki.yoctoproject.org/wiki/WW08_-_2014-02-18_-_Full_Pass_Release_1.6_M3.rc2
	Distros Tested		Fedora, Ubuntu, Opensuse, Centos current version	Fedora 20, Ubuntu 13.10, OpenSuse 13.1, CentOS 6.5
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	Pass
	Documentation		No target	Pass
	Build Performance		Try to at least maintain the current performance and improve if possible.	Small performance deguation due to p-test being added.
	Package Update		70%	Under 50%, but Oked to Pass.
	Upstream Commits		Have upstream status updated on 100% of patches (so that we can have a status update)	31 of 1400 patches need tags but OK'ed to Pass .
	Publication		The release is announced	Done
== Milestone Final Release == 
	 Release Criteria		 Milestone Final Target		 Milestone Final Status
	Functional Completion		All high features are completed.		Pass
	Build and Release (Yocto)		All completed features can be built with no errors.	Pass
	Build and Release (BSPs)		Core BSPs can be built with no errors.	Pass
	Open Bugs		All bugs have been dispositioned. YP 1.6 high issues have been fixed.		 None major or critical
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	https://wiki.yoctoproject.org/wiki/WW15_-_2014-04-11_-_Full_Pass_Release_1.6_M5.rc4 Done
	Distros Tested		Fedora, Ubuntu, Opensuse, Centos current version	Ubuntu 14.04 64bit (BETA), Ubuntu 13.10 64bit, Fedora 20 64bit, Opensuse 13.1 64bit, CentOS 6.5 64 bit Done
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	https://wiki.yoctoproject.org/wiki/WW15_-_2014-04-11_-_Full_Pass_Release_1.6_M5.rc4 Pass
	Documentation		No target	Completed and examples tested
	Build Performance		Try to at least maintain the current performance and improve if possible.	https://wiki.yoctoproject.org/wiki/Performance_Test Pass
	Package Update		70%	85% - Pass
	Upstream Commits		Have upstream status updated on 100% of patches (so that we can have a status update)	97% (37 of ~1400) still need upstream status
	Publication		The release is announced	
== 1.6.1 release == 
	 Release Criteria		 1.6.1 release		 1.6.1 release
	Build and Release (Yocto)		All completed features can be built with no errors.	Done
	Build and Release (BSPs)		Core BSPs can be built with no errors.	Done
	Open Bugs		All bugs have been dispositioned. Milestone high issues have been fixed.		 Done
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	https://wiki.yoctoproject.org/wiki/WW24_-_2014-06-12_-_Full_Pass_Release_1.6.1 & https://wiki.yoctoproject.org/wiki/WW25_-_2014-06-12_-_meta-intel_-_Full_Pass_Release_1.6.1 Done
	Distros Tested		Fedora, Ubuntu, Opensuse, Centos current version	Ubuntu 14.04 64bit, Ubuntu 13.10 64bit, Fedora 20 64bit, Opensuse 13.1 64bit, CentOS 6.5 64 bit
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	https://wiki.yoctoproject.org/wiki/WW25_-_2014-06-12_-_meta-intel_-_Full_Pass_Release_1.6.1 Done
	Build Performance		Try to at least maintain the current performance and improve if possible.	Done
	Publication		The release is announced	Done
== 1.6.2 release == 
	 Release Criteria		 1.6.2 release		 1.6.2 release
	Build and Release (Yocto)		All completed features can be built with no errors.	Done
	Build and Release (BSPs)		Core BSPs can be built with no errors.	Done
	Open Bugs		All bugs have been dispositioned. Milestone high issues have been fixed.		 Done
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	https://wiki.yoctoproject.org/wiki/WW46_-_2014-11-10_-_Full_Pass_Release_1.6.2_rc2 Done
	Distros Tested		Fedora, Ubuntu, Opensuse, Centos current version	Done - Ubuntu 14.04 64bit, Fedora 20 64bit, Opensuse 13.1 64bit, CentOS 7 64 bit
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	Done
	Build Performance		Try to at least maintain the current performance and improve if possible.	https://wiki.yoctoproject.org/wiki/WW46_-_2014-11-10_-_Full_Pass_Release_1.6.2_rc2#Performance_Testing Done
	Publication		The release is announced	Released
== 1.6.3 release == 
	 Release Criteria		 1.6.3 release		 1.6.2 release
	Build and Release (Yocto)		All completed features can be built with no errors.	Done
	Build and Release (BSPs)		Core BSPs can be built with no errors.	Done
	Open Bugs		All bugs have been dispositioned. Milestone high issues have been fixed.		 Done
	Functional Tests		100% of planned tests are executed and results are logged in bugzilla.	https://wiki.yoctoproject.org/wiki/WW20_-_2015-05-14_-_Full_Pass_1.6.3.rc4 Done
	Distros Tested		Fedora, Ubuntu, Opensuse, Centos current version	Done - Ubuntu 14.10 64bit, Fedora 21 64bit, Opensuse 13.2 64bit, CentOS 7 64 bit
	BSP Testing		100% of planned tests are executed and results are logged in bugzilla.	Done
	Build Performance		Try to at least maintain the current performance and improve if possible.	https://wiki.yoctoproject.org/wiki/WW20_-_2015-05-14_-_Full_Pass_1.6.3.rc4#Build_Performance_Test Done
	Publication		The release is announced