Query: CPM PERT

title: Schedule Risk Analysis by Different Phases of Construction Project Using CPM PERT and Monte Carlo Simulation
abstract: Construction project is an important activity along with the increasing need of infrastructure and residential building. Construction projects with different investment value and complexity level affect the completion duration of construction work. The higher the value or the more complex the building, the longer time required to accomplish the construction project. During the construction process, it is possible to find risks both from internal and external management which potentially cause project overdue that will lead to cost overruns. This study focused on assessing and managing schedule risk in three main phases of construction project, such as: feasibility study, design, and construction. A certain sample of residential building project was choosen as study case. In this study, mathematical approaches are used by performing CPM PERT and Monte Carlo simulation method. The results of this study can be used to help project managers to minimize potential risks by projecting simulation results and to assess if a project can be completed in timely manner according to given schedule.

title: TIME OPTIMIZATION USING CPM, PERT AND PDM METHODS IN THE SOCIAL AND DEPARTMENT OF KELAUTAN BUILDING DEVELOPMENT PROJECT GRESIK DISTRICT
abstract: Planning a project there are many important things that affect the success and smoothness, one of which planning time implementation of the right and efficient work. The way to overcome the problem is by using several methods such as CPM (Critical Path Method) PERT (Project Evaluation and Review Teqnique) PDM (Precedence Diagram Method) From the calculation result show that the duration of project completion using CPM method is 57 weeks, project completion duration using PERT method is 78 7.5 weeks with the probability of achieving project completion time target is 99.87% and project completion duration using PDM method is 30 weeks. So the method that best suits the Social Service Development Project and the Office of Marine Gresik Regency is the PDM method because the PDM method is capable of producing shorter project completion periods than the CPM and PERT methods of 30 weeks.

title: Penerapan Metode Barchart, CPM, PERT dan Crashing Project dalam Penjadwalan Proyek Pembangunan Gedung G Universitas Muhammadiyah Jember
abstract: Penelitian ini bertujuan untuk mengetahui percepatan serta membandingkan masing masing metode. Hasil penelitian menunjukkan bahwa dengan menggunakan metode Barchat perhitungan awal dan perhitungan akhir dengan lama pengerjaan selama 44 minggu, metode CPM juga selama 44 minggu, metode CPM tidak bisa mengetahui jumlah anggaran dan hanya bisa mengetahui litasan kritis dengan metode perhitungan maju dan mundur. Metode PERT dengan meneliti 24 persen kegiatan, selesai dengan 42 minggu. Untuk 99,11 persen pekerjaan selesai dengan durasi 52 minggu dan 99,93 persen pekerjaan selesai dengan durasi 62 minggu. Setelah dilakukan Crashing Project, durasi yang awalnya selama 44 minggu dengan jumlah hari 1320 hari mengalami percepatan sampai 1140 hari atau 38 minggu dengan selisih waktu 6 bulan dan jumlah anggaran yang harus di tambah adalah Rp. 2.390.418.814 dan dana keseluruhan yang harus di keluarkan adalah Rp. 7.217.353.814,29.

title: The Impact of Task Methodology Fit on CPM/PERT Diagramming Performance: An Experimental Investigation
abstract: We propose to investigate students' performance as they construct CPM/PERT network diagrams. Our investigation will have two parts. The first is comparison of performance of students using one of two methodologies for constructing the diagrams we want to understand which methodology is more efficient and effective. The second aspect will entail investigation of the impact of the interaction between methodology and task features in the construction of these diagrams. Our two measures of performance, efficiency and effectiveness, will be captured by measuring the time spent constructing diagram and the accuracy of diagram construction as denoted by a grade assigned to the outcome. Our tasks will vary according to the information presented to students for constructing the diagrams. We will conduct a 2x2 factorial experiment with students and analyze our experimental data using a 2 way MANOVA. Our expected contributions include recommendation of alternative methodologies for teaching students how to construct network diagrams as well as specific task features for each methodology. We also hope to gain insights on students' relative preference for the methodologies.

title: CPM, PERT and Project Management with Fuzzy Logic Technique and Implementation on a Business
abstract: As a result of increased competition environment, it has been obligatory to complete the projects in the foresighted time and with the specified sources. An effective project management is necessary to finish the projects without delay and with the available qualifications identified beforehand. The project planning techniques are utilized to satisfy these necessities. In this study, classic PERT and CPM, which are project management techniques, fuzzy PERT and fuzzy CPM, which are used in the fuzzy project management, will be used to improve an online internet branch and to plan the project of an online internet branch. At the end of the study, the results will be analyzed. In the study, certain and fuzzy activity times of three different firms are used. With certain activity times, classic CPM and PERT optimization and with using triangular fuzzy numbers for fuzzy data, CPM and PERT optimization are analyzed.

title: Fuzzy Numerical Results Derived From Crashing CPM/PERT Networks of Padma Bridge in Bangladesh
abstract: In this announcement, a method is analyzed to discover solution of fuzzy CPM and PERT problem by using LR type fuzzy numbers and their rankingfunction of Padma Bridge in Bangladesh.LR type fuzzy number with some constructive and simple approximation arithmetic operators defined by Dubois and Prade [1].Abbasbandy and Hajjari  introduced a new approach for ranking of trapezoidal fuzzy numbers based on the left and the right spreads at some a levels of trapezoidal fuzzy numbersMazlum, Gumeri[16] are solved fuzzy CPM and PERT problem is most recent practicable subject by using triangular fuzzy number. In this project, a method is analyzed to find solution of fuzzy CPM and PERT problem by using LR type fuzzy numbers and their ranking functions of Padma Bridge in Bangladesh. To illustrate our method, a numerical example is solved.

title: ANALISIS WAKTU PELAKSANAAN PROYEK DENGAN MENGGUNAKAN METODE CPM PERT PADA PEMBANGUNAN GEDUNG SDN BIBIS 113 SURABAYA
abstract: Keberhasilan ataupun kegagalan dari pelaksanaan proyek sering kali disebabkan oleh kurang terencananya penjadwalan proyek serta pengendalian yang kurang efektif, sehingga kegiatan proyek tidak efisien, hal ini akan mengakibatkan keterlambatan, menurunnya kualitas pekerjaan. Dimana penjadwalan itu sendiri memiliki pengertian yaitu merupakan perangkat untuk menentukan aktivitas yang diperlukan untuk menyelesaikan suatu proyek dalam urutan serta kerangka waktu tertentu, di mana setiap aktivitas harus dilaksanakan agar proyek selesai tepat waktu. Dalam studi kasus pada penelitian ini adalah CV. Bangun Karya Mandiri sebagai unsur pelaksana pengadaan pekerjaan konstruksi peda bangunan SDN BIBIS 113 Surabaya. Penelitian ini menggunakan Metode PERT (Project Evaluation and Review Technique) dan CPM (Critical Path Methode) untuk mengetahui berapa lama suatu proyek tersebut diselesaikan dan mencari adanya kemungkinan percepatan waktu pelaksanaan proyek. Hasil analisa penelitian dengan metode CPM PERT diperoleh jalur kritis pada pekerjaan A, B, C1, C2, C3, C4, C5, D21, D22, D23, D24, D25, D26, D27, D28, D29, D30, D31 dan mendapatkan probabilitas penyelesaian proyek sebesar 81,86% 99,98% maka durasi pelaksanaan proyek yang dibutuhkan sebesar 210240 hari.

title: PENGENDALIAN PROYEK SISTEM INFORMASI MENGGUNAKAN METODE CPM PERT
abstract: Abstrak To control a project we used PERT CPM method which very use full to arrange a planning, scheduling and project controlling. Project is combined from many actifity which link and it must followed by order the entire work activity can be done successfully. To take on project controlling application is to find a critical dot to scheduling project. An arrow diagram is used to presenting an activity where the point is to showed an a proggress development way in project. The entire arraw is giving a graphic representation about the relation between many project activity In ordermway, circle diagram is used to presenting an even, where it doesn't need time. On arrow hilt (where the activity begun) and on the end of arrow (where the activitM method is able to give a clear view about process certain critical line to make certain to a time schedule. Keyword PERT, CPM, Float, Crash Program. Abstrak Dalam pengendalian suatu proyek sistem informasi digunakan metode Critical part metode (CPM) Program Evaluation and Technique Review (PERT) yang sangat berguna untuk menyusun perencanaan, penjadwalan dan pengawasan proyek. Proyek merupakan kombinasi dari kegiatan kegiatan yang saling berkaitan dan harus dilaksanakan dengan mengikuti suatu urutan tertentu sebelum seluruh tugas dapat diselesaikan dengan tuntas. CPM Langkah langkah yang dilakukan dalam aplikasi pengendalian proyek adalah mencari titik kritis untuk penjadwalan proyek. Diagram anak panah digunakan untuk mewakili suatu kegiatan dengan ujungnya menunjukkan arah kemajuan dalam proyek. Keseluruhan anak panah memberikan suatu representasi grfis mengenai keterkaitan antara berbagai kegiatan suatu proyek. Sedangkan diagram lingkaran digunakan untuk mewakili suatu peristiwa (event) tidak memerlukan waktu. Pada pangkal anak panah (saat dimulainya kegiatan) dan ujung anak panah (saat akhir/ selesai kegiatan) Nomor awal peristiwa (pangkal) lebih kecil dari pada nomor akhir (ujung) Metode PERT CPM ini dapat memberikan gambaran yang jelas proses penentuan jalur kritis di dalam penentuan penjadwalan waktu. Kata Kunci PERT, CPM, Float, Crash Program.

title: OPTIMALISASI SCHEDULLING PEKERJAANPEMBANGUNANSEWAGE TREATMENT PLANT (STP) PADA PROYEK JIEXPO SKY CITYDENGAN CPM PERT

title: dwr slwby (CPM/PERT) fy t`zyz 'd lmshry` lnshy'y@ drs@ tTbyqy@ fy qsm lmshry` fy dywn mHfZ@ bGdd
abstract: lmstkhlS: jt hdhh ldrs@ lbyn dwr stkhdm 'slyb tkhTyT `lmy@ Gyr mf`l@ wqlyl@ lstkhdm fy tkhTyT wmtb` lmshry` lnshy'y@ lHywy@ fy mHfZ@ bGdd wmnh 'slyb ltkhTyT lshbky ,bhdf yjd lwqt l'mthl lnh lmshrw` fy Zl lmwrd lmtH@ wlmyzny@ lmHdd@ lh ,fy lbHth lHly tm stkhdm 'brz 'slyb ltkhTyT lshbky whm slwby (CPM/PERT) wtm tTbyq Tryq@ lmsr lHrj `l~ mshrw` lmdrs@ dht ltSmym lmwHd (lqysy) fy mHfZ@ bGdd wrsm shbk@ l`ml wfq l'wqt lmw'kd@ l'nshT@ lmshrw` wHsb lwqt lt`jyly lh m` tqdym `d@ bdy'l llmbdl@ byn lzmn wlklf@ wyjd@ lbdyl l'mthl ,wtm tTbyq tqny@ byrt `l~ mshrw` mrkz 'mrD ldm fy mstshf~ lkrm@ lt`lymy bGdd ,wrsm shbk@ l`ml wfq" ll'wqt lthlth@ (lmtfy'l ,lmtshy'm w lwqt l'kthr Html" lkhS@ bltqny@ ntyj@ llZrwf Gyr lmw'kd@ lty tHyT bZrwf tnfydh lmshrw` ,wyjd lmsr lHrj wtHdyd lmd@ ltkhmyny@ lnjz lmshrw` wlklf@ ltkhmyny@ ,m` Htsb nsb@ Htmly@ njz lmshrw` wtm stkhdm lbrmj lHswby@ ljhz@ lkhS@ b'slyb ltkhTyT lshbky lm`lj@ lbynt wlHSwl `l~ lnty'j wrsm shbkyt lmshrw`yn lmbHwthyn ,wmn lbrmj lty tm stkhdmh (MS Project Win QSB) ,w'Zhrt ldrs@ n ltTbyq slwby (CPM/PERT) dwr kbyr fy twfyr 'hm mwrd lmshrw` whw "lwqt" wm ytrtb `l~ dhlk mn trshyd lltklyf ,m` twfyr bdy'l wtqdym lHl l'mthl llmbdl@ byn lwqt wlklf@ lmshrw` lmdrs@ wbyn mkny@ nh mshrw` mrkz mrD ldm Dmn lftr@ lmHdd@ lh wfq shbk@ l`ml byrt hdh wwSt lbHth@ ljh@ lmstfyd@ mn lbHth tf`yl dwr ltkhTyT bstkhdm 'slyb ltkhTyT lshbky wdhlk ldwrhm lmhm fy mtb` ltnfydh wt`zyz l'd llmshry` lnshy'y@