NER300 status overview per March 2018 ANNEX II 1 Call Year MS Category Max, awarded NER 300 funding (mln euro) Expected energy output in first 5 years (1000 MWh) Entry into operation FID Status Unspent funds from withdrawn projects First 2012 IT DE SE DE DE AT FI UK Bioenergy Bioenergy Wind energy Wind energy Wind energy Wind energy Bioenergy Ocean energy 28 22 15 113 70 11 89 17 1 415 502 3 462 3 569 6 060 363 6 785 100 01/06/2013 03/01/2014 01/01/2015 01/07/2017 31/12/2017 03/10/2017 31/12/2018 31/12/2018 2011 19/08/2011 06/02/2014 29/06/2015 18/12/2014 04/12/2014 31/12/2016 14/12/2016 In operation In operation In operation In operation In operation In operation FID reached FID reached CY Concentrated solar power 47 578 31/12/2018 28/12/2016 FID reached EL Concentrated solar power 45 595 31/12/2018 12/12/2016 FID reached EL Concentrated solar power 42 488 31/12/2018 14/12/2016 FID reached HU PT FR Geothermal energy Wind energy Wind energy 39 30 34 370 365 412 31/12/2018 31/12/2018 31/12/2018 14/12/2016 17/12/2016 11/07/2016 FID reached FID reached FID reached PL Bioenergy 31 1 400 31/12/2016 Withdrawal underway 31 BE FR NL SE UK Smart grids Bioenergy Bioenergy Bioenergy Ocean energy 8 170 199 59 21 890 6 144 6 346 3 850 148 - - - - - - - - - - Withdrawn Withdrawn Withdrawn Withdrawn Withdrawn 8 170 199 59 21 Second (RES) Second (CCS) 2014 2014 CY Concentrated solar power 60 552 30/06/2020 FID reached CY Smart grids 11 621 30/06/2020 Deadline 30/06/2018 DK Bioenergy 39 1730 30/06/2020 Deadline 30/06/2018 EE Bioenergy 7 851 30/06/2020 Deadline 30/06/2018 EE Bioenergy 25 3200 31/12/2020 Deadline 30/06/2018 ES Bioenergy 29 824 30/06/2020 Deadline 30/06/2018 Withdrawn 29 ES Wind energy 33 427 30/06/2020 Deadline 30/06/2018 ES Wind energy 34 500 30/06/2020 Deadline 30/06/2018 FR Geothermal energy 17 1051 30/06/2020 Deadline 30/06/2018 FR HR IE Ocean energy Geothermal energy Ocean energy 72 15 23 369 258 58 30/06/2020 30/06/2019 30/06/2020 Deadline 30/06/2018 17/03/2015 Deadline 30/06/2018 23 Withdrawn IT Concentrated solar power 40 488 31/12/2018 Deadline 30/06/2018 IT Smart grids 85 19277 30/06/2018 18/02/2015 FID reached LV Bioenergy 4 833 30/06/2020 Deadline 30/06/2018 PT Ocean energy 9 57 01/01/2020 Deadline 30/06/2018 PT Photovoltaics 8 203 01/07/2019 Deadline 30/06/2018 SE Bioenergy 204 Sub-total RES: 7360 82501 30/06/2020 Deadline 30/06/2018 Expected CO2 captured and stored in first 10 years (mln tonnes) UK CCS 300 17 734 43 281 Deadline 30/06/2018 Withdrawal underway 300 2 106 Total: 840 Source: ECA, based on Commission data. ANNEX III Main economic and regulatory factors affecting the progress of NER300 and EEPR 1 Adverse investment climate for low carbon energy1 Limited access to / high cost of private capital (see Figure below) Technology Group Low carbon market price EU / national regulatory uncertainty Lower than expected national public support (e.g. due to budgetary constraints / economic crisis) Long timelines for obtaining permits at national level Public acceptance X X X X X X 0 300 100% CCS X X X X X X 432'4 Renewables Programme Awarded funds (mln euro) Projects Average per project (mln euro) External factors delaying progress of demonstration projects: NER300 300 1 300 X EEPR 1 000 6 167 X NER300 1 800 38 47 X X X X2 X3 X 13 540 30% EEPR 565 9 63 X X X 255 Withdrawn (unspent - mln euro) Decommitted end of 2017 (mln euro) % of awarded funds not spent under programme objectives 568 57% 130'5 23% Paid per end 2017 (mln euro) 1Low fossil fuel prices, low electricity wholesale prices 2In particular for NER300 biofuels projects 3In particular for biofuels, concentrated solar power, ocean energy 4With significant performance issues / final amount subject to future corrections 5Three EEPR Offshore Wind projects are still on-going Source: ECA. 
BILAGA III De viktigaste ekonomiska och rättsliga faktorer som påverkade hur NER300 och återhämtningsprogrammet framskred 1 Osäkerhet kring EU:s/medlemsstaternas lagstiftning Lägre nationellt offentligt stöd än väntat (dvs. till följd av begränsad budget/finanskrisen) Lång väntan på tillstånd på nationell nivå Acceptans hos allmänheten Teknikgrupp X X X X CCS X X X X Förnybara energikällor Program Tilldelade medel (miljoner euro) Projekt Genomsnitt per projekt (miljoner euro) Externa faktorer som försenar demonstrationsprojektens framskridande: Ogynnsamt investeringsklimat för koldioxidsnål energi1 Begränsad tillgång till/höga kostnader för privat kapital (se figur nedan) Låga priser på koldioxidmarknaden NER300 300 1 300 X X X Återhämtningsprogrammet 1 000 6 167 X X X NER300 1 800 38 47 X X X X2 X3 X Återhämtningsprogrammet 565 9 63 X X X 0 4244 13 255 Oanvänt (miljoner euro) Dragits tillbaka i slutet av 2017 (miljoner euro) % beviljade medel som inte använts för programmålen 300 100% 576 58% 540 30% 1305 23% Utbetalt i slutet av 2017 (miljoner euro) 1Låga priser på fossila bränslen, låga grossistpriser på el.