644 123 644.2 114.2 51.3 12.6 Partially,delays not affecting the expected opening of the line Yes Yes, but results will only be visible once the whole line is put into operation Italy Milano - Venezia 2011-IT-93095-P Tratta AV/AC Treviglio - Brescia: opere civili (fase) 26.4 5 26.4 4.9 0.3 87.1 Partially, delays not affecting the expected opening of the line Yes Yes, but results will only be visible once the whole line is put into operation Italy Torino - Salerno 2006IT161PR003 Tratta Campana della linea AV/AC Roma-Napoli 273 118.7 273 118.7 14.8 18.5 Partially, project on time but 3-year delay for opening the line Yes Yes Italy Torino - Salerno Activity 6 OP 1994-1999 Linea AV/AC Roma Đ Napoli (tratta campana): realizzazione di parte del I lotto e del II lotto 712.7 146.3 713 234.6 58 12.3 No, there were significant delays in completion Yes Yes Italy Mnchen - Verona 2007-IT-01030-M Southern access line to Brenner 422.3* 58.8 82.2** 14.5 n/a** n/a** No, there were major delays and reduction of scope. No No Italy / Austria Mnchen - Verona 2014-EU-TM-0190-W Brenner Base Tunnel - Works 9 300*** 878.6 ongoing*** ongoing 64*** 145*** Too early to assess Too early to assess Too early to assess Italy / Austria Mnchen - Verona 2014-EU-TM-0186-S Brenner Base Tunnel - Studies 9 300*** 302.9 ongoing*** ongoing 64*** 145*** Too early to assess Too early to assess Too early to assess Italy / Austria Mnchen - Verona 2007-EU-01190-S Priority Project TEN No. 1 Brenner Base Tunnel - Studies 9 300*** 193.4 ongoing*** 193.35 64*** 145*** Partially, there was a delay of one year Too early to assess Too early to assess Italy / Austria Mnchen - Verona 2007-EU-01180-P Priority Project TEN No. 1 Brenner Base Tunnel - Works 9 300*** 592.7 ongoing*** 65.8 64*** 145*** No, there were major delays Too early to assess Too early to assess Italy / Austria Mnchen - Verona 2012-EU-01098-S Priority Project TEN no. 
644 123 644,2 114,2 51,3 12,6 Čiastočne, oneskorenia nemajú vplyv na predpokladané otvorenie trate Áno Áno, ale výsledky budú viditeľné, až keď sa uvedie do prevádzky celá trať Taliansko Miláno – Benátky 2011-IT-93095-P Tratta AV/AC Treviglio – Brescia: opere civili (fase) 26,4 5 26,4 4,9 0,3 87,1 Čiastočne, oneskorenia nemajú vplyv na predpokladané otvorenie trate Áno Áno, ale výsledky budú viditeľné, až keď sa uvedie do prevádzky celá trať Taliansko Turín – Salerno 2006IT161PR003 Tratta Campana della linea AV/AC Roma-Napoli 273 118,7 273 118,7 14,8 18,5 Čiastočne, projekt bol realizovaný načas, ale otvorenie trate sa oneskorilo o tri roky Áno Áno Taliansko Turín – Salerno Activity 6 OP 1994-1999 Linea AV/AC Roma – Napoli (tratta campana): realizzazione di parte del I lotto e del II lotto 712,7 146,3 713 234,6 58 12,3 Nie, dokončenie projektu sa výrazne omeškalo Áno Áno Taliansko Mníchov – Verona 2007-IT-01030-M Southern access line to Brenner 422,3* 58,8 82,2** 14,5 nie je k dispozícii** nie je k dispozícii** Nie, projekt sa výrazne omeškal a jeho rozsah sa zmenšil Nie Nie Taliansko/Rakúsko Mníchov – Verona 2014-EU-TM-0190-W Brenner Base Tunnel – Works 9 300*** 878,6 prebieha*** prebieha 64*** 145*** Príliš skoro na posúdenie Príliš skoro na posúdenie Príliš skoro na posúdenie Taliansko/Rakúsko Mníchov – Verona 2014-EU-TM-0186-S Brenner Base Tunnel – Studies 9 300*** 302,9 prebieha*** prebieha 64*** 145*** Príliš skoro na posúdenie Príliš skoro na posúdenie Príliš skoro na posúdenie Taliansko/Rakúsko Mníchov – Verona 2007-EU-01190-S Priority Project TEN No. 1 Brenner Base Tunnel – Studies 9 300*** 193,4 prebieha*** 193,35 64*** 145*** Čiastočne, oneskorenie o jeden rok Príliš skoro na posúdenie Príliš skoro na posúdenie Taliansko/Rakúsko Mníchov – Verona 2007-EU-01180-P Priority Project TEN No.