Παραρτήματα 40 Παρακολούθηση των εξετασθέντων έργων Αριθ. έργου και σύντομη ονομασία Αριθ. EF (αριθ. πρόσκλησης υποβολής προσφορών) Τίτλος δράσης Χώρα Ημερομηνία έναρξης Ημερομηνία ολοκλήρωσης Διάρκεια έργου (σε έτη) 1 Mwenga EF I Mwenga 3 MW hydro Power Plant Τανζανία 22.12.2007 22.12.2012 5,0 2 Best Ray EF I BEST RAY (Bringing Energy Services to Tanzanian Rural Areas) Τανζανία 1.4.2008 30.6.2011 3,2 3 Majaua EF I Electrificaçao da comunidade de Majaua Μοζαμβίκη 1.12.2007 30.11.2012 5,0 4 Biogas EF I Up-scaling the smaller biogas plants for agricultural producers and processors Κένυα 1.1.2008 1.1.2011 3,0 5 Up-scaling EF I Up-scaling access to integrated modern energy services for poverty reduction Τανζανία 1.1.2008 30.6.2014 6,5 6 Bioenergelec EF I Bioenergelec (bioénergie électricité) Μαδαγασκάρη 1.4.2008 31.12.2015 7,8 7 rHYviere EF I Programme rHYviere - Réseaux hydroélectriques villageois et respect de l’environnement Μαδαγασκάρη 7.1.2008 30.12.2015 8,0 8 Sahambano EF I Aménagement hydroélectrique du Site de Befanaova sur la rivière Sahambano Μαδαγασκάρη 1.3.2008 31.12.2014 6,8 9 Resouth EF I Electrification rurale décentralisée par énergies renouvelables dans le Sud de Madagascar (RESOUTH) Μαδαγασκάρη 1.1.2008 1.1.2013 5,0 10 Rural electrification EF I Rural Electrification Infrastructure and Small-Scale Projects Ζάμπια 10.3.2008 31.12.2015 7,8 11 Increase access EF I Increased Access to Electricity Services Ζάμπια 11.12.2008 15.12.2015 7,0 12 Green energy EF II - (πρόσκληση 1) Community Based Green Energy Project Κένυα 1.11.2011 31.10.2015 4,0 Παράρτημα V 
Annexes 40 Monitoring of the projects examined Project No and short name EF No (CfP No) Title of the action Country Start date End date Project duration (years) 1 Mwenga EF I Mwenga 3 MW hydro power plant Tanzania 22.12.2007 22.12.2012 5.0 2 Best Ray EF I Best Ray (Bringing energy services to Tanzanian rural areas) Tanzania 1.4.2008 30.6.2011 3.2 3 Majaua EF I Electrificaçao da comunidade de Majaua Mozambique 1.12.2007 30.11.2012 5.0 4 Biogas EF I Up-scaling the smaller biogas plants for agricultural producers and processors Kenya 1.1.2008 1.1.2011 3.0 5 Up-scaling EF I Up-scaling access to integrated modern energy services for poverty reduction Tanzania 1.1.2008 30.6.2014 6.5 6 Bioenergelec EF I Bioenergelec (bioénergie électricité) Madagascar 1.4.2008 31.12.2015 7.8 7 rHYviere EF I Programme rHYviere — Réseaux hydroélectriques villageois et respect de l’environnement Madagascar 7.1.2008 30.12.2015 8.0 8 Sahambano EF I Aménagement hydroélectrique du site de Befanaova sur la rivière Sahambano Madagascar 1.3.2008 31.12.2014 6.8 9 Resouth EF I Electrification rurale décentralisée par énergies renouvelables dans le sud de Madagascar (Resouth) Madagascar 1.1.2008 1.1.2013 5.0 10 Rural electrification EF I Rural electrification infrastructure and small-scale projects Zambia 10.3.2008 31.12.2015 7.8 11 Increase access EF I Increased access to electricity services Zambia 11.12.2008 15.12.2015 7.0 12 Green energy EF II - (Call 1) Community-based green energy project Kenya 1.11.2011 31.10.2015 4.0 Annex V Annexes 41 Mandatory evaluations ROM(s) Danish Management Group (DMG) Mid-term Final (planned) Specific line in budget # IP narritive reports # of DMG reviews Delay to review IP reports Latest report reviewed? (year of NR) No No Yes (only mentions final) June 2011 June 2013 12 11 1-16 months Yes (2012) March 2010 August 2011 Yes (only 2 500 euro in total) No 12 7 0.5-7 months Yes (2011) No February 2014 Budget annex not received October 2013 5 3 1.3-10 months No (2014) April 2010 November 2011 Yes (MTE + final) November 2009 7 7 0-7 months Yes (2011) No No Yes (MTE + final) June 2013 6 3 4-10 months No (2014) March 2013 (End 2015) Yes (MTE + final) No 6 2 6-13 months No (2013) October 2011 (End 2015) Yes (MTE + final) September 2011 October 2013 6 3 6-18 months No (2013) No (End 2015) Yes (MTE + final) No 3 1 9 months No (2014) February 2011 March 2013 (ex post end 2015) Yes (MTE + final) September 2011 September 2013 5 4 3.5-9 months No (2012) July 2013 No Yes (MTE + final) May 2010 34 1 1.5 month No (2013) December 2011, January 2012 No Yes (MTE + final) No 16 5 1-4 months No (2014) November 2013 No Yes (MTE + final) December 2013 5 2 4 months No (2014)