SEC Contract Filing

Filing Date: 2017-11-09

Document Content:
<DOCUMENT>
<TYPE>EX-10.3
<SEQUENCE>4
<FILENAME>exhibit103spl2017form10q3r.htm
<DESCRIPTION>EXHIBIT 10.3
<TEXT>
<!DOCTYPE html PUBLIC "-//W3C//DTD HTML 4.01 Transitional//EN" "http://www.w3.org/TR/html4/loose.dtd">
<html>
	<head>
 <!-- Document created using Wdesk 1 -->
 <!-- Copyright 2017 Workiva -->
 <title>Exhibit</title>
	</head>
	<body style="font-family:Times New Roman;font-size:10pt;">
<div><a name="s5b9ee1637d0c437bafffc71a6377b982"></a></div><div><div style="line-height:120%;font-size:10pt;"><font style="font-family:inherit;font-size:10pt;"><br></font></div></div><div><br></div><div style="line-height:120%;text-align:right;font-size:10pt;"><font style="font-family:inherit;font-size:10pt;font-weight:bold;">Exhibit 10.3</font></div><div style="line-height:120%;padding-bottom:12px;text-align:justify;font-size:10pt;"><font style="font-family:inherit;font-size:10pt;"><br></font></div><div style="line-height:120%;text-align:center;font-size:10pt;"><font style="font-family:inherit;font-size:10pt;font-weight:bold;">CHANGE ORDER FORM</font></div><div style="line-height:120%;text-align:center;font-size:10pt;"><font style="font-family:inherit;font-size:10pt;font-weight:bold;">Soils Preparation Provisional Sum Partial True-Up RECON 3</font></div><div style="line-height:120%;text-align:center;font-size:10pt;"><div style="padding-left:0px;text-indent:0px;line-height:normal;padding-top:10px;"><table cellpadding="0" cellspacing="0" style="font-family:Times New Roman;font-size:10pt;margin-left:auto;margin-right:auto;width:100%;border-collapse:collapse;text-align:left;"><tr><td colspan="2"></td></tr><tr><td style="width:57%;"></td><td style="width:43%;"></td></tr><tr><td style="vertical-align:top;padding-left:2px;padding-top:2px;padding-bottom:2px;padding-right:2px;"><div style="text-align:justify;font-size:10pt;"><font style="font-family:inherit;font-size:10pt;font-weight:bold;">PROJECT NAME:</font><font style="font-family:inherit;font-size:10pt;">&#160;&#160;Sabine Pass LNG Stage 3 Liquefaction Facility</font></div><div style="text-align:justify;font-size:10pt;"><font style="font-family:inherit;font-size:10pt;"><br></font></div><div style="text-align:justify;font-size:10pt;"><font style="font-family:inherit;font-size:10pt;font-weight:bold;">OWNER: </font><font style="font-family:inherit;font-size:10pt;">Sabine Pass Liquefaction, LLC</font></div><div style="text-align:justify;font-size:10pt;"><font style="font-family:inherit;font-size:10pt;"><br></font></div><div style="text-align:justify;font-size:10pt;"><font style="font-family:inherit;font-size:10pt;font-weight:bold;">CONTRACTOR: </font><font style="font-family:inherit;font-size:10pt;">Bechtel Oil, Gas and Chemicals, Inc.</font></div><div style="text-align:justify;font-size:10pt;"><font style="font-family:inherit;font-size:10pt;"><br></font></div><div style="text-align:justify;font-size:10pt;"><font style="font-family:inherit;font-size:10pt;font-weight:bold;">DATE OF AGREEMENT: May 4, 2015</font></div></td><td style="vertical-align:top;padding-left:2px;padding-top:2px;padding-bottom:2px;padding-right:2px;"><div style="text-align:justify;font-size:10pt;"><font style="font-family:inherit;font-size:10pt;font-weight:bold;">CHANGE ORDER NUMBER: </font><font style="font-family:inherit;font-size:10pt;">CO-00021</font></div><div style="text-align:justify;font-size:10pt;"><font style="font-family:inherit;font-size:10pt;"><br></font></div><div style="text-align:justify;font-size:10pt;"><font style="font-family:inherit;font-size:10pt;font-weight:bold;">DATE OF CHANGE ORDER: August 24, 2017</font></div><div style="text-align:justify;font-size:10pt;"><font style="font-family:inherit;font-size:10pt;"><br></font></div></td></tr></table></div></div><div style="line-height:120%;text-align:justify;"><hr></div><div style="line-height:120%;padding-bottom:8px;text-align:justify;font-size:10pt;"><font style="font-family:inherit;font-size:10pt;font-weight:bold;">The Agreement between the Parties listed above is changed as follows: </font><font style="font-family:inherit;font-size:10pt;font-style:italic;">(attach additional documentation if necessary)</font><font style="font-family:inherit;font-size:10pt;font-weight:bold;">&#32;</font></div><table cellpadding="0" cellspacing="0" style="padding-bottom:12px;font-family:Times New Roman; font-size:10pt;"><tr><td style="width:24px;"></td><td></td></tr><tr><td style="vertical-align:top"><div style="line-height:120%;font-size:10pt;padding-left:0px;"><font style="font-family:inherit;font-size:10pt;">1.</font></div></td><td style="vertical-align:top;"><div style="line-height:120%;text-align:justify;font-size:10pt;"><font style="font-family:inherit;font-size:10pt;">The previous value of the Soils Preparation Provisional Sum incorporated into the Agreement in Change Order C0-00020, dated March 29, 2017, was U.S. $85,973,753. This Change Order will increase the Soils Preparation Provisional Sum by $980,760 resulting in a new value of Eighty-Six Million, Nine Hundred Fifty-Four Thousand, Five Hundred Thirteen U.S. Dollars (U.S. $86,954,513).</font></div></td></tr></table><table cellpadding="0" cellspacing="0" style="padding-bottom:12px;font-family:Times New Roman; font-size:10pt;"><tr><td style="width:24px;"></td><td></td></tr><tr><td style="vertical-align:top"><div style="line-height:120%;font-size:10pt;padding-left:0px;"><font style="font-family:inherit;font-size:10pt;">2.</font></div></td><td style="vertical-align:top;"><div style="line-height:120%;text-align:justify;font-size:10pt;"><font style="font-family:inherit;font-size:10pt;">The Aggregate Provisional Sum specified in Article 7. l A of the Agreement prior to this Change Order was $321,620,341. This Change Order will increase the Aggregate Provisional Sum amount by $980,760 and the new value shall be $322,601,101.</font></div></td></tr></table><table cellpadding="0" cellspacing="0" style="padding-bottom:12px;font-family:Times New Roman; font-size:10pt;"><tr><td style="w