INS Vikrant ( 2013 ) INS " Vikrant " ( Sanskrit : " courageous " ) ( IAC - I ) is the first " Vikrant " - class aircraft carrier built by Cochin Shipyard Limited for the Indian Navy and the first aircraft carrier built in India . Work on the ship ' s design began in 1999 , and the keel was laid in February 2009 . The carrier was floated out of its dry dock on 29 December 2011 and was launched in 2013 . Construction is expected to be completed by 2016 and the ship is due to be commissioned in 2018 . The motto " Jayema Sam Yudhi Sprdhah " ( Sanskrit जयेम सं युधि स्पृध : ) is taken from Rig Veda 1 . 8 . 3 which means ' I defeat those who dare to fight with me ' ( Hindi हम युद्ध मे स्पर्धा करने वाले शत्रुओ पर् विजय प्राप्त करें ) . Design . INS " Vikrant " is the first ship of the " Vikrant " class of aircraft carriers . The name " Vikrant " ( Sanskrit " vikrānta " , literally " stepping beyond " ) means " courageous " or " bold " . It is long and wide , and displaces about . It features a Short Take - Off But Arrested Recovery ( " STOBAR " ) configuration with a ski - jump . The deck is designed to enable aircraft such as the MiG - 29K to operate from the carrier . It is expected to carry an air group of up to thirty aircraft , which will include up to 20 fixed - wing aircraft , primarily the Mikoyan MiG - 29K and the naval variant of the HAL Tejas Mark 2 , besides carrying 10 Kamov Ka - 31 or Westland Sea King helicopters . The Ka - 31 will fulfill the airborne early warning ( AEW ) role and the Sea King will provide anti - submarine warfare ( ASW ) capability . " Vikrant " is powered by four General Electric LM2500 + gas turbines on two shafts , generating over of power . The gearboxes for the carriers were designed and supplied by Elecon Engineering . Construction . " Vikrant " is the first aircraft carrier to be designed by the Directorate of Naval Design of the Indian Navy and the first warship to be built by Cochin Shipyard . Its construction involved participation of a large number of private and public firms . The keel for " Vikrant " was laid by Defence Minister A . K . Antony at the Cochin Shipyard on 28 February 2009 . The AB / A grade steel which was supposed to be supplied from Russia faced problems in delivery . To resolve this , the Defence Metallurgical Research Laboratory ( DMRL ) and Steel Authority of India Limited ( SAIL ) created facilities to manufacture the steel in India . Reportedly , three special steels for the hull , flight deck and floor compartments were manufactured at the Bhilai Steel Plant and Rourkela Steel Plant . Due to this , this is the first ship on the Indian navy to be built completely using domestically - produced steel . The main switch board , steering gear and water tight hatches have been manufactured by Larsen and Toubro in Mumbai and Talegaon ; high - capacity air conditioning and refrigeration systems have been manufactured in Kirloskar Group ’ s plants in Pune ; most pumps have been supplied by Best and Crompton ; Bharat Heavy Electricals ( BHEL ) supplied the Integrated Platform Management System ( IPMS ) , which is being installed by Avio , an Italian company ; the gear box was supplied by Elecon ; and the electrical cables are being supplied by Nicco Industries . The ship uses modular construction , with 874 blocks joined together for the hull . By the time the keel was laid , 423 blocks weighing over 8 , 000 tons had been completed . The construction plan called for the carrier to be launched in 2010 , when it would displace some 20 , 000 tonnes , as a larger displacement could not be accommodated in the building bay . It was planned that after about a year ' s development in the refit dock , the carrier would be launched when all the major components , including underwater systems , would be in place . Outfitting would then be carried out after launch . As per the Cabinet Committee on Security ( CCS ) , sea trials were initially planned to commence in 2013 , with the ship to be commissioned in 2014 . In March 2011 , it was reported that the project had been affected by the delay in the delivery of the main gearboxes for the carrier . The supplier , Elecon Engineering , attributed it to having to work around a number of technical complexities due to the length of the propulsion shafts . Other issues resulting in delays included an accident with a diesel generator and an issue with its alignment . In August 2011 , the defence ministry reported to the Lok Sabha that 75 % of the construction work for the hull of the lead carrier had been completed and the carrier would be first launched in December 2011 , following which further works would be completed until commissioning . On 29 December 2011 , the completed hull of the carrier was first floated out of its dry dock at CSL , with its displacement at over 14 , 000 tonnes . Interior works and fittings on the hull would be carried out until the second half of 2012 , when she would again be dry - docked for integration with its propulsion and power generation systems . In July 2012 , " The Times of India " reported that construction of " Vikrant " has been delayed by three years , and the ship would be ready for commissioning by 2017 . Later , in November 2012 , " NDTV " reported that cost of the aircraft carrier had increased and the delivery has been delayed by at least five years and is expected to be with the Indian Navy only after 2018 as against the scheduled date of delivery of 2014 . Work has begun for next stage which includes installation of the integrated propulsion system . Launch . In July 2013 , defence minister A . K . Antony announced that " Vikrant " would be launched on 12 August at the Cochin Shipyard . The ship was launched by his wife , Elizabeth Antony , on 12 August 2013 . Extensive sea trials are expected to begin in 2016 and the ship will be inducted into the navy by late 2018 . According to Vice Admiral Robin Dhowan , about 83 % of the fabrication work and 75 % of the construction work was complete . He said that 90 % of the body work of the aircraft carrier had been designed and made in India , about 50 % of the propulsion system , and about 30 % of her weaponry . He also said that the ship would be equipped with a long range missile system with multi - function radar and a close - in weapon system ( CIWS ) . After the launch , " Vikrant " was re - docked for the second phase of construction , in which the ship will be fitted with various weapons and sensors , and the propulsion system , flight deck and the aircraft complex will be integrated .