Vikrant - class aircraft carrier The " Vikrant " class ( formerly " Project 71 Air Defence Ship ( ADS ) " or " Indigenous Aircraft Carrier ( IAC ) " ) is a class of two aircraft carrier s being built for the Indian Navy . The two vessels are the largest warships and the first aircraft carriers to be designed and built in India . They are being built by Cochin Shipyard Limited . Preparations for building the lead vessel of the class , INS " Vikrant " , started in 2008 , and the keel was laid in February 2009 . The carrier was floated out of its dry dock on 29 December 2011 , and launched on 12 August 2013 . The scale and complexity of the project caused problems which delayed the commencement and timeline of construction for the carrier . Technical difficulties , the huge cost of refitting the Russian - built carrier " Admiral Gorshkov " , and billions in cost overruns have delayed plans for the first of the vessels to enter service , which is now scheduled for 2018 . Background . In 1989 India announced a plan to replace its aging British - built aircraft carriers , and , with two new 28 , 000 ton " Air Defence Ships " ( ADS ) that would operate the BAE Sea Harrier aircraft . The first vessel was to replace INS " Vikrant " , which was set to decommission in early 1997 . Construction of the ADS was to start at the Cochin Shipyard ( CSL ) in 1993 after the Indian Naval Design Organisation had translated this design study into a production model . Following the 1991 economic crisis , the plans for construction of the vessels were put on hold indefinitely . In 1999 , then Defence Minister George Fernandes revived the project and sanctioned the construction of the Project 71 ADS . By that time , given the aging Sea Harrier fleet , the letter of intent called for a carrier that would carry more modern jet fighters . In 2001 , CSL released a graphic showing the 32 , 000 - ton STOBAR ( Short Take - Off But Arrested Recovery ) design with a pronounced ski jump . The aircraft carrier project finally received formal government approval in January 2003 . By then design updates called for a 37 , 500 ton carrier to operate the MiG - 29K . India opted for a three - carrier fleet consisting of one carrier battle group stationed on each seaboard , and a third carrier held in reserve , in order to continuously protect both its flanks , to protect economic interests and mercantile traffic , and to provide humanitarian platforms in times of disasters , since a carrier can provide a self - generating supply of fresh water , medical assistance or engineering expertise to populations in need for assistance . In August 2006 , then Chief of the Naval Staff , Admiral Arun Prakash stated that the designation for the vessel had been changed from Air Defence Ship ( ADS ) to Indigenous Aircraft Carrier ( IAC ) . The euphemistic ADS had been adopted in planning stages to ward off concerns about a naval build - up . Final revisions to the design increased the displacement of the carriers from 37 , 500 tons to over 40 , 000 tons . The length of the ship also increased from to over . Design and description . INS " Vikrant " . The first ship of the class , INS " Vikrant " , displaces about , is long and has a tailored air group of up to thirty aircraft . The IAC - I features a STOBAR ( Short Take - Off But Arrested Recovery ) configuration with a ski - jump . The deck is designed to enable aircraft such as the MiG - 29K to operate from the carrier . It will deploy up to 20 fixed - wing aircraft , primarily the Mikoyan MiG - 29K and the naval variant of the HAL Tejas Mark 2 , besides carrying 10 Kamov Ka - 31 or Westland Sea King helicopters . The Ka - 31 will fulfill the airborne early warning ( AEW ) role and the Sea King will provide anti - submarine warfare ( ASW ) capability . The carrier is powered by four General Electric LM2500 + gas turbines on two shafts , generating over 80MW of power . The gearboxes for the carriers were designed and supplied by Elecon Engineering . INS " Vishal " . In April 2011 , Admiral Nirmal Kumar Verma stated that construction of the second carrier was some years away as there were a number of higher spending priorities for the navy . The design of the second carrier features significant changes from " Vikrant " , like an increase in displacement to over 65 , 000 tons and using a steam - powered CATOBAR system to launch heavier aircraft like larger fighters , AEW ( airborne early - warning ) aircraft and mid - air refueling tankers . Design stage for INS " Vishal " ( IAC - II ) has begun , which is being undertaken by the navy ’ s ' Naval Design Bureau ' . The navy has decided not to seek outside help in preparing the design concept and implementation plans . The navy might later seek help from the Russian Design Bureau in order to integrate the Russian aircraft onto " Vishal " . IAC - II will be a flat - top carrier with a displacement of 65 , 000 tons , 25 , 000 tons more than " Vikrant " and will be having a CATOBAR system , unlike the STOBAR system on IAC - I . Naval versions of Tejas , Sukhoi / HAL FGFA , Advanced Medium Combat Aircraft ( AMCA ) and the Rafale M fighter jets are likely to operate from the aircraft carrier . The navy evaluated the Electromagnetic Aircraft Launch System ( EMALS ) , which is being used by the US Navy in their latest Gerald R . Ford - class aircraft carrier s . General Atomics , the developer of the EMALS , was cleared by the US government to give a technical demonstration to Indian Navy officers , who were impressed by the new capabilities of the system . The EMALS enables launching varied aircraft including unmanned combat air vehicle s ( UCAV ) . The carrier is expected to enter service by 2025 . On 1 August 2013 Vice Admiral RK Dhowan , while talking about the detailed study underway on the IAC - II project , said that nuclear propulsion was also being considered . Carrier air group . India considered a number of aircraft for operation from its INS " Vikramaditya " and the planned indigenous aircraft carrier . India evaluated the Russian Sukhoi Su - 33 , but chose the lighter Mikoyan MiG - 29K as the " Vikramaditya " was smaller and lacked an aircraft catapult . On 18 January 2010 , it was reported that India and Russia were close to signing a deal for 29 MiG - 29K fighters to operate from IAC - I . In addition , the navy signed a deal for six naval - variants of the HAL Tejas . In June 2012 , " Flight Global " reported that the Indian Navy was considering the use of Rafale M ( Naval variant ) on the IAC . The Rafale M is almost the same size as the MiG - 29K , but packs a much greater punch . The Navy has earlier indicated it prefers the Electromagnetic Aircraft Launch System ( EMALS ) on its second carrier " Vishal " . INS " Vishal " will feature steam catapults for operating larger fighter aircraft , and carry heavier airborne early - warning ( AEW ) system and aerial refuelers . Construction . Amongst the first construction problems experienced was the lack of supply of carrier - grade steel due to the inability of Russia to supply the AB / A grade steel . Finally , the Defence Metallurgical Research Laboratory ( DMRL ) worked with the Steel Authority of India Limited ( SAIL ) to create suitable production facilities for the steel in India . The SAIL Steel Plants of the Steel at Bhilai , Rourkela , Durgapur and Bokaro manufactured 26 , 000 tonnes of three special steels being used for the hull , flight deck and floor compartments of the carrier . The keel for " Vikrant " was laid by Defence Minister A . K . Antony at the Cochin Shipyard on 28 February 2009 . The ship uses modular construction , with 874 blocks joined together for the hull . By the time the keel was laid , 423 blocks weighing over 8 , 000 tons had been completed . The construction plan called for the carrier to be launched in 2010 , when it would displace some 20 , 000 tonnes , as a larger displacement could not be accommodated in the building bay . It was planned that after about a year ’ s development in the refit dock , the carrier would be launched when all the major components , including underwater systems , would be in place . Outfitting would then be carried out after launch . As per the Cabinet Committee on Security ( CCS ) , sea trials were initially planned to commence in 2013 , with the ship to be commissioned in 2014 . In March 2011 , it was reported that the project had been affected by the delay in delivery of the huge main gearboxes for the carrier . The supplier , Elecon Engineering , had to work around a number of technical complexities due to the length of the propulsion shafts . Other issues resulting in delays included an accident with a diesel generator and an issue with its alignment . In August 2011 , the defence ministry reported to the Lok Sabha that 75 % of the construction work for the hull of the lead carrier had been completed and the carrier would be first launched in December 2011 , following which further works would be completed until commissioning . On 29 December 2011 , the completed hull of the carrier was first floated out of its dry dock at CSL , with its displacement at over 14 , 000 tonnes . Interior works and fittings on the hull would be carried out until the second half of 2012 , when it would again be dry - docked for integration with its propulsion and power generation systems . In July 2012 , " The Times of India " reported that construction of " Vikrant " has been delayed by 3 years , and the ship would be ready for commissioning by 2017 . Then again in November 2012 , " NDTV " reported that cost of the aircraft carrier had increased and the delivery has been delayed by at least five years and is expected to be with the Indian Navy only after 2018 as against the scheduled date of delivery of 2014 . Work has begun for next stage which includes installation of the integrated propulsion system . Italian defence major Avio is installing the integrated platform management system ( IPMS ) . " Vikrant ' s " launch . In July 2013 , Defence Minister A K Antony announced that Vikrant would be launched on 12 August at the Cochin Shipyard . After its launch , Vikrant would be re - docked for completion of rest of the work including the flight deck . According to Vice Admiral Robin Dhowan , about 83 % of the fabrication work and 75 % of the construction work has been completed . He said that 90 % of the body work of the aircraft carrier had been designed and made in India , about 50 % of the propulsion system , and about 30 % of the fighting capability of the carrier was Indian . He also said that the ship will be equipped with a long range missile system with multi - function radar and a close - in weapon system ( CIWS ) . The ship was launched by Elizabeth Antony , wife of Defence Minister A K Antony on 12 August 2013 . Extensive sea trials are expected to begin in 2016 and the ship will be inducted into the navy by late 2018 .