It takes 7.2 months to build a single-family home. Below is the timeline for each step of the process—
StepDescriptionTime to completion GroundbreakingThe home site is cleared of trees and rocks and leveled.1 week Foundation and framingA footing (concrete base) is laid out. The foundation is added on top of the footing and anchored with bolts. Next, the walls, floors, and roof are framed to support the house structure. 3 weeks Presentational exterior workExterior finishes, including brick, stonework, and siding, are added.1 week Mechanical workThis step involves electrical wiring, plumbing, ventilation, siding, and roofing.1 week Insulation and drywallInsulation and drywall are added to the interior walls. The walls are then primed for painting. 1 week Flooring and paintHard flooring and painting are carried out next. This stage also involves installing cabinets, molding, and trimming.2 weeks Interior finishesElectricians, plumbers, and other subcontractors install finishing touches throughout the home.1 week DrivewaysDriveways and walkways are added next.1 week CleanupDust and spills are cleaned up.1 week LandscapingSod grass is laid down. Trees and shrubs are also planted at this stage.1 week InspectionA building code official will inspect your new home to ensure no violations. 1 week Final walk-throughYou can tour your house to see if all your expectations are met.1 week ClosingOnce satisfied, you can sign the final documents, finalize financing, and receive your keys.1 week Delays are common when building a house—scheduling issues, material shortages, and weather are all contributing factors. (The above schedule does not consider such delays.)