In the current schedule, the Operational Readiness Review for start of operations is 14 months after Melter 1 Heatup is completed. The Commissioning Test Planning Schedule lists 40 activities that must be completed from Melter 1 Heatup to initiation of tank waste into the facility. This important commissioning work takes approximately one year to complete.