A what-if scenario tool to determine how scenarios may work out, given any number of variables. The process doesn't actually create a specific answer, but a range of possible answers. When Monte Carlo is applied to a schedule, it can present, for example, the optimistic completion date, the pessimistic completion date, and most likely completion date for each activity in the project.