Once we receive the Program Application, we review it for completion and notify the installer of any issues in a timely manner. We then prepare a Distribution Interconnection Agreement (IA) and send it to the property owner for their electronic signature. Then we create an order on the customer’s account to track the design review phase of the process. Once this order is created, the project will be assigned to an SRP design consultant. If the service entrance section (SES) will be upgraded, the installer must contact SRP Construction at (602) 236-0777 to schedule the appointment before the solar design will be reviewed. Upon receiving approval to proceed from our design consultant and obtaining all applicable building permits, the Installer may proceed with installing the Distributed Energy Resource (DER) Facility. Upon completing installation of the DER Facility, the Installer must contact the appropriate authority having jurisdiction (AHJ) to inspect the facility. The AHJ must submit a City Clearance (CC) to SRP indicating that the DER Facility has passed inspection. If the AHJ does not permit the work at the SES prior to DER installation, the Installer must provide a Certificate In-lieu of Electrical Clearance (CILC) in advance before SRP inspection and re-energization. Once the DER Facility has received CC/CILC and SRP has received the IA signed by the Customer, the Installer can request to schedule the SRP inspection. Upon successful completion of the Final Inspection, SRP will install new SRP meters. If the facility fails inspection, an email will be sent to the Installer with a description of the reasons for the failure. The DER Facility must be energized within 24 hours of the passed inspection by the Installer or the Customer. For more detailed information, check out our Residential Distributed Energy Resource Process Flow.