A cost estimate and schedule can be used to setup the baseline in Cleopatra Cost Control & Earned Value Management. Budget items can be setup from within cost management, imported from Excel or another system, but also be taken from an estimate made with Cleopatra Cost Estimation. Similarly, a basic schedule can be setup in cost management, and more complex schedules can be imported from dedicated scheduling software such as Primavera and MS Projects. All these interfaces are bi-directional and enable you to setup multiple baselines.