# Research on Mathematical Model of Cost Budget in the Early Stage of Assembly Construction Project Based on Improved Neural Network Algorithm

Authors: Xin Lin; Yinan Lu
Journal: Mathematical Problems in Engineering
 (2020)

---

## Abstract

In view of the poor performance of the original mathematical model of assembly construction project precost budget, a mathematical model of assembly construction project precost budget based on improved neural network algorithm is proposed. This paper investigates the cost content of assembly construction project and analyzes its early cost. It finds that the early cost of assembly construction project includes component production cost, transportation component cost, and installation component cost. Based on the improved neural network algorithm to build an improved neural network model, the improved neural network model to mine the cost data in the early stage of assembly construction project is used. In this paper, the earned value variable is introduced to transform the project duration and project cost in the early stage of the prefabricated construction project into quantifiable cost data, and the earned value analysis method is used to estimate the implementation cost of the prefabricated construction project. According to the result of cost estimation, the mathematical model of precost budget of prefabricated construction project is built based on the project parameters. In order to prove that the cost budget performance of the mathematical model based on the improved neural network algorithm in the early stage of assembly construction project is better, the original mathematical model is compared with the mathematical model, the experimental results show that the cost budget performance of the model is better than the original model, and the cost budget performance is improved.


---

## Body

## 1. Introduction

In traditional construction projects, the pouring of concrete mainly adopts manual scaffolding, formwork supporting, and binding of steel bars at site. However, such kind of cast-in-place can cause a variety of problems, including making construction site in a mess, generating lots of construction waste, and polluting the surrounding environment [1]. Meanwhile, with the progress of population aging and the increase of labor costs in China, this extensive construction model is no longer suitable for the green, energy-saving, and environmentally friendly concepts. Under this circumstance, the prefabricated construction project emerged at the right moment and eased this dilemma. As a new building construction technology, prefabricated construction project means to process and produce the prefabricated components in factory, move them to the construction site after maintenance, and then assemble the building components accordingly through machinery equipment to achieve the building functional requirements [2]. Compared with the cast-in-place construction method, the prefabricated construction project can save about 20% of materials and 80% of water resources in manufacturing and processing building components. At the same time, in prefabricated construction project, protective nets and scaffolding are not used during construction, which reduced construction waste and lowered the pollution and harm to the environment [3].Under the trend of urbanization, people have put forward higher requirements for environmental protection and energy-saving performance of buildings. Therefore, prefabricated buildings are getting popular, have achieved rapid development in China, and promoted the improvement of the installation quality and component precision of prefabricated components [4]. However, based on the current construction market, the overall production scale of prefabricated buildings is restricted so that it is unable to reduce the construction cost budget through expanding the scale, which limited the development of prefabricated buildings in China and affected the industrialization process of construction field. At its initial stage of development, prefabricated buildings in China are still facing many shortcomings in technology, experience, and cost control [5]. In order to accelerate the development of prefabricated buildings, an innovative research on the mathematical model of cost budget in early stage of prefabricated construction is carried out. On this basis, a mathematical model of cost budget in the early stage of prefabricated construction project based on improved neural network algorithm is proposed [6].


## 2. Design of Mathematical Model of Cost Budget in the Early Stage of Prefabricated Construction Project Based on Improved Neural Network Algorithm

### 2.1. Analysis of Cost in the Early Stage of Prefabricated Construction Project

As found in the cost analysis in early stage of the prefabricated construction project, the preliminary cost of prefabricated construction project includes component production cost, component transportation cost, and component installation cost. Among them, statistics found that component production cost contains labor cost, material cost, mold cost, amortization expense, cost of setting the embedded parts and pipelines, management and storage cost, and water and electricity charges. The specific contents are shown in Table1 [7].Table 1
Component production cost.
No.Name of costContent of cost1Labor cost of component productionHigher salaries shall be paid to professional workers2Material cost of component productionBasically the same materials as required by the traditional construction method3Mold cost of component productionCost of table molding, binding steel bar mold, concrete pouring mold, maintenance mold, and finished component mold4Amortization expenseAmortization fee based on specific types of components and specific quantities of molds5Cost of setting the embedded parts and pipelinesCosts incurred in arranging the embedded parts and pipelines in the installation components, mainly the pipeline costs6Management and storage costAdditional management and storage costs after maintenance of component productions7Water and electricity chargesElectricity and water charges incurred by factory component productionComponent transportation cost covers the cost of transporting components from the factory to the construction site, which is directly related to the size and weight of the components, as well as the distance between the factory and the construction site [8].Component installation costs involves the cost of vertical component transportation, labor cost of component installation, machinery cost of component installation, material cost of component installation, cast-in-place cost, and amortization cost, as shown in Table2 [9].Table 2
Component installation cost.
No.Name of costContent of cost1Cost of vertical component transportationCost of vertically hoisting components2Labor cost of component installationHigher labor salaries shall be paid because the vertical hoisting of components requires higher professionalism and proficiency.3Machinery cost of component installationThe cost generated by using machinery equipment during component installation4Material cost of component installationCosts incurred by filling materials and connectors5Cast-in-place costCast-in-place cost for assembly6Amortization costAmortization cost of tools


### 2.2. Data Mining of Cost in the Early Stage of Prefabricated Construction Project

As shown in the analysis of cost budget in early stage of prefabricated construction project, an improved neural network model is built based on the improved neural network algorithm so as to conduct data mining on the cost budget in early stage of prefabricated construction project [10]. The specific steps are as follows:(1)
First, the improved neural network is initialized:X,Y is adopted to represent the input and output sequence of the improved neural network. Based on this sequence, the specific number of nodes corresponding to the output layer, hidden layer, and input layer of the improved neural network is clarified, which is m, l, and n nodes, respectively. Next, the threshold and the connection weight are initialized. The neuron connection weight between the hidden layer and the input layer is set to ωij; the neuron connection weight between the output layer and the hidden layer is set to ωjk; the thresholds of the output layer and hidden layer is b and a, respectively. Finally, the learning rate of the improved neural network is set to η, and the excitation neuron function is set to fx [11].(2)
The specific output of the hidden layer is computed: the specific output of the hidden layer is obtained based on the specific input variableX of the improved neural network, the threshold value a of the hidden layer, and the neuron connection weight ωij between the hidden layer and the input layer. The details are as follows:(1)Hj=f∑i=1nωijxi−aj,j=1,2,3,...,l.In formula1, Hj represents the specific output of the hidden layer, xi represents the ith input value, aj represents the threshold of the jth hidden layer, and l represents the specific number of nodes of the hidden layer [12].(3)
The specific output of the input layer is computed: the specific output of the input layer is obtained according to the specific outputHj of the hidden layer, the threshold value b of the output layer, and the neuron connection weight ωjk between the output layer and the hidden layer:(2)Ok=∑i=1lHjωjk−bk,k=1,2,3,...,m.In forrmula2, Ok represents the specific output of the input layer and bk represents the threshold of the kth output layer [13].(4)
Error calculation: the specific error of the improved neural network is predicted based on the specific output of the input layer and the specific expected outputY of the improved neural network.(5)
The neuron connection weightωij between the hidden layer and the input layer, and the neuron connection weight ωjk between the output layer and the hidden layer are updated according to the specific predicted error of the improved neural network.(6)
Threshold updating: the thresholdsb and a of the output layer and hidden layer are updated according to the specific predicted error of the improved neural network.(7)
The construction of improved neural network model is realized and the data mining on the cost in early stage of prefabricated construction project is performed on this basis [14].


### 2.3. Cost Budget in Early Stage of Prefabricated Construction Project

Based on the data mining of cost in early stage of prefabricated construction project, a variable called earned value is introduced to convert the project duration and project cost in early stage of prefabricated construction into quantifiable cost data. Meanwhile, the cost in early stage of prefabricated construction project is estimated through the earned value analysis so as to carry out the cost budget of prefabricated construction project [15]. The calculation formula of earned value is as follows:(3)EV=A×B.In formula3, EV represents earned value, A represents the project actual workload and B represents the cost budget of the completed project.For the analysis by using the earned value, the difference variables of two analyzes must be obtained at first, including schedule deviation and cost deviation. Their calculation formulas are separately as follows:(4)SV=B−BSWS.In formula4, SV represents the schedule deviation and BSWS represents the cost budget of planned project volume.(5)CV=B−ACWP.In formula5, CV represents cost deviation and ACWP represents the specific cost of the completed project volume [16].Along with two variable indexes, including performance progress index and performance cost index, the calculation formulas are as follows:(6)SPI=BBCWS.In formula6, SPI represents the performance progress index:(7)CPI=BACWP.In formula7, CPI represents the performance cost index.The data of the cost budget of completed project volume, the specific cost of completed project volume, and the cost budget of planned project volume are added separately [17] in analysis so that 3 corresponding cumulative series are obtained. By inputting data of cost budget of completed project volume, the specific cost of completed project volume and the cost budget of planned project volume into a two-dimensional coordinate axis of time and cost, and 3 analysis curves are obtained and applied to analyze the period and cost in early stage of prefabricated construction project. Among them, when the cost deviation is greater than 0, it indicates that the early stage of prefabricated construction project is in a cost-saving state; when the cost deviation is less than 0, it indicates that the early stage of prefabricated construction project is in the over-cost state; when the progress deviation is greater than 0, it indicates that the early stage of prefabricated construction project is in a state of advanced progress; when the progress deviation is less than 0, it indicates that the early stage of prefabricated construction project is in a state of delayed progress. The cost of prefabricated buildings can be estimated by inputting the construction period and cost analysis results of early stage of the prefabricated construction project as well as the actual status of the early stage of project into the project management software.


### 2.4. Mathematical Model of Cost Budget in Early Stage of Prefabricated Construction Project

According to the estimated cost in the early stage of prefabricated construction project, the mathematical model of cost budget in early stage of prefabricated construction project is constructed based on project parameters. The items of material budget in early stage of prefabricated construction project are shown in Table3.Table 3
Items of material budget in early stage of prefabricated construction project.
No.Items of material budgetUnit1Prefabricated PC wall componentsCubic meter2Prefabricated PC floor (laminated) componentsCubic meter3Prefabricated PC stair componentsCubic meter4Prefabricated PC balcony componentsCubic meter5Prefabricated PC air conditioning panel componentsCubic meter6Prefabricated PC beam componentsCubic meter7Rebar B300HR(D < 25)Ton8Screw-thread steel B225HR(D < 12)Ton9Concrete C30 (premixed)Cubic meter10Concrete C35 (premixed)Cubic meter11Fine stone concrete C20 (premixed)Cubic meter12Aerated light sand autoclaved block concreteCubic meter13Specialized component groutingTon14Remaining self-purchased materials (estimated value)—The items of labor cost budget in early stage of prefabricated construction project are shown in Table4 [18].Table 4
Items of labor cost budget in early stage of prefabricated construction project.
No.Items of labor costUnit1Manual cleaning of foundation pitCubic meter2Manual lashing of cast-in-place and steel bar makingTon3Manual assembly and wooden template makingCubic meter4Manual maintenance of cast-in-place and concrete pouringCubic meter5Manual installation of prefabricated PC componentsCubic meter6Tower crane driver, surveyor, and bell manCubic meter7Manual masonryCubic meter8Manual water resistanceCubic meter9Manual fitmentCubic meterThe items of machinery budget in early stage of prefabricated construction project are shown in Table5.Table 5
Items of machinery budget in early stage of prefabricated construction project.
No.NameUnitType1(Tower) craneSetST50/202Car craneSet26T3Material hoistSetSES160The project parameters are described according to the type of project, in which the parameter of production progress in the early stage of prefabricated construction project is set torg, the parameter of production calculation period is set to T, the parameter of periodic component production batch is set to N, labor demand cost is set to LP, machinery demand cost is set to Lc, other expenses such as management fee are set to K, demand machinery value is set to FL, site cost is set to AC, equipment rental cost is set to Fc, the upper limit of transportation cost is set to Pc, and the assembly cost is set to Asum.The production process in early stage of prefabricated construction project can be summarized as follows: the first if component production, followed by component assembly and transportation. In this way, the cost in early stage of prefabricated construction project includes construction production cost, component assembly, and transportation fee [19]. Therefore, by setting parameters of production progress in early stage of prefabricated construction project as independent variables and the minimum budget cost as the model objective function, then the mathematical model of cost budge in the early stage of prefabricated construction projects is established as follows [20]:(8)rg=TN,MinCost=Ac∫0TLpdt+Lc∫0TAdt+FL∫0TFcdt+K⋅Pc⋅Asum.In formula8, MinCost represents the minimum cost budget in the early stage.


## 2.1. Analysis of Cost in the Early Stage of Prefabricated Construction Project

As found in the cost analysis in early stage of the prefabricated construction project, the preliminary cost of prefabricated construction project includes component production cost, component transportation cost, and component installation cost. Among them, statistics found that component production cost contains labor cost, material cost, mold cost, amortization expense, cost of setting the embedded parts and pipelines, management and storage cost, and water and electricity charges. The specific contents are shown in Table1 [7].Table 1
Component production cost.
No.Name of costContent of cost1Labor cost of component productionHigher salaries shall be paid to professional workers2Material cost of component productionBasically the same materials as required by the traditional construction method3Mold cost of component productionCost of table molding, binding steel bar mold, concrete pouring mold, maintenance mold, and finished component mold4Amortization expenseAmortization fee based on specific types of components and specific quantities of molds5Cost of setting the embedded parts and pipelinesCosts incurred in arranging the embedded parts and pipelines in the installation components, mainly the pipeline costs6Management and storage costAdditional management and storage costs after maintenance of component productions7Water and electricity chargesElectricity and water charges incurred by factory component productionComponent transportation cost covers the cost of transporting components from the factory to the construction site, which is directly related to the size and weight of the components, as well as the distance between the factory and the construction site [8].Component installation costs involves the cost of vertical component transportation, labor cost of component installation, machinery cost of component installation, material cost of component installation, cast-in-place cost, and amortization cost, as shown in Table2 [9].Table 2
Component installation cost.
No.Name of costContent of cost1Cost of vertical component transportationCost of vertically hoisting components2Labor cost of component installationHigher labor salaries shall be paid because the vertical hoisting of components requires higher professionalism and proficiency.3Machinery cost of component installationThe cost generated by using machinery equipment during component installation4Material cost of component installationCosts incurred by filling materials and connectors5Cast-in-place costCast-in-place cost for assembly6Amortization costAmortization cost of tools


## 2.2. Data Mining of Cost in the Early Stage of Prefabricated Construction Project

As shown in the analysis of cost budget in early stage of prefabricated construction project, an improved neural network model is built based on the improved neural network algorithm so as to conduct data mining on the cost budget in early stage of prefabricated construction project [10]. The specific steps are as follows:(1)
First, the improved neural network is initialized:X,Y is adopted to represent the input and output sequence of the improved neural network. Based on this sequence, the specific number of nodes corresponding to the output layer, hidden layer, and input layer of the improved neural network is clarified, which is m, l, and n nodes, respectively. Next, the threshold and the connection weight are initialized. The neuron connection weight between the hidden layer and the input layer is set to ωij; the neuron connection weight between the output layer and the hidden layer is set to ωjk; the thresholds of the output layer and hidden layer is b and a, respectively. Finally, the learning rate of the improved neural network is set to η, and the excitation neuron function is set to fx [11].(2)
The specific output of the hidden layer is computed: the specific output of the hidden layer is obtained based on the specific input variableX of the improved neural network, the threshold value a of the hidden layer, and the neuron connection weight ωij between the hidden layer and the input layer. The details are as follows:(1)Hj=f∑i=1nωijxi−aj,j=1,2,3,...,l.In formula1, Hj represents the specific output of the hidden layer, xi represents the ith input value, aj represents the threshold of the jth hidden layer, and l represents the specific number of nodes of the hidden layer [12].(3)
The specific output of the input layer is computed: the specific output of the input layer is obtained according to the specific outputHj of the hidden layer, the threshold value b of the output layer, and the neuron connection weight ωjk between the output layer and the hidden layer:(2)Ok=∑i=1lHjωjk−bk,k=1,2,3,...,m.In forrmula2, Ok represents the specific output of the input layer and bk represents the threshold of the kth output layer [13].(4)
Error calculation: the specific error of the improved neural network is predicted based on the specific output of the input layer and the specific expected outputY of the improved neural network.(5)
The neuron connection weightωij between the hidden layer and the input layer, and the neuron connection weight ωjk between the output layer and the hidden layer are updated according to the specific predicted error of the improved neural network.(6)
Threshold updating: the thresholdsb and a of the output layer and hidden layer are updated according to the specific predicted error of the improved neural network.(7)
The construction of improved neural network model is realized and the data mining on the cost in early stage of prefabricated construction project is performed on this basis [14].


## 2.3. Cost Budget in Early Stage of Prefabricated Construction Project

Based on the data mining of cost in early stage of prefabricated construction project, a variable called earned value is introduced to convert the project duration and project cost in early stage of prefabricated construction into quantifiable cost data. Meanwhile, the cost in early stage of prefabricated construction project is estimated through the earned value analysis so as to carry out the cost budget of prefabricated construction project [15]. The calculation formula of earned value is as follows:(3)EV=A×B.In formula3, EV represents earned value, A represents the project actual workload and B represents the cost budget of the completed project.For the analysis by using the earned value, the difference variables of two analyzes must be obtained at first, including schedule deviation and cost deviation. Their calculation formulas are separately as follows:(4)SV=B−BSWS.In formula4, SV represents the schedule deviation and BSWS represents the cost budget of planned project volume.(5)CV=B−ACWP.In formula5, CV represents cost deviation and ACWP represents the specific cost of the completed project volume [16].Along with two variable indexes, including performance progress index and performance cost index, the calculation formulas are as follows:(6)SPI=BBCWS.In formula6, SPI represents the performance progress index:(7)CPI=BACWP.In formula7, CPI represents the performance cost index.The data of the cost budget of completed project volume, the specific cost of completed project volume, and the cost budget of planned project volume are added separately [17] in analysis so that 3 corresponding cumulative series are obtained. By inputting data of cost budget of completed project volume, the specific cost of completed project volume and the cost budget of planned project volume into a two-dimensional coordinate axis of time and cost, and 3 analysis curves are obtained and applied to analyze the period and cost in early stage of prefabricated construction project. Among them, when the cost deviation is greater than 0, it indicates that the early stage of prefabricated construction project is in a cost-saving state; when the cost deviation is less than 0, it indicates that the early stage of prefabricated construction project is in the over-cost state; when the progress deviation is greater than 0, it indicates that the early stage of prefabricated construction project is in a state of advanced progress; when the progress deviation is less than 0, it indicates that the early stage of prefabricated construction project is in a state of delayed progress. The cost of prefabricated buildings can be estimated by inputting the construction period and cost analysis results of early stage of the prefabricated construction project as well as the actual status of the early stage of project into the project management software.


## 2.4. Mathematical Model of Cost Budget in Early Stage of Prefabricated Construction Project

According to the estimated cost in the early stage of prefabricated construction project, the mathematical model of cost budget in early stage of prefabricated construction project is constructed based on project parameters. The items of material budget in early stage of prefabricated construction project are shown in Table3.Table 3
Items of material budget in early stage of prefabricated construction project.
No.Items of material budgetUnit1Prefabricated PC wall componentsCubic meter2Prefabricated PC floor (laminated) componentsCubic meter3Prefabricated PC stair componentsCubic meter4Prefabricated PC balcony componentsCubic meter5Prefabricated PC air conditioning panel componentsCubic meter6Prefabricated PC beam componentsCubic meter7Rebar B300HR(D < 25)Ton8Screw-thread steel B225HR(D < 12)Ton9Concrete C30 (premixed)Cubic meter10Concrete C35 (premixed)Cubic meter11Fine stone concrete C20 (premixed)Cubic meter12Aerated light sand autoclaved block concreteCubic meter13Specialized component groutingTon14Remaining self-purchased materials (estimated value)—The items of labor cost budget in early stage of prefabricated construction project are shown in Table4 [18].Table 4
Items of labor cost budget in early stage of prefabricated construction project.
No.Items of labor costUnit1Manual cleaning of foundation pitCubic meter2Manual lashing of cast-in-place and steel bar makingTon3Manual assembly and wooden template makingCubic meter4Manual maintenance of cast-in-place and concrete pouringCubic meter5Manual installation of prefabricated PC componentsCubic meter6Tower crane driver, surveyor, and bell manCubic meter7Manual masonryCubic meter8Manual water resistanceCubic meter9Manual fitmentCubic meterThe items of machinery budget in early stage of prefabricated construction project are shown in Table5.Table 5
Items of machinery budget in early stage of prefabricated construction project.
No.NameUnitType1(Tower) craneSetST50/202Car craneSet26T3Material hoistSetSES160The project parameters are described according to the type of project, in which the parameter of production progress in the early stage of prefabricated construction project is set torg, the parameter of production calculation period is set to T, the parameter of periodic component production batch is set to N, labor demand cost is set to LP, machinery demand cost is set to Lc, other expenses such as management fee are set to K, demand machinery value is set to FL, site cost is set to AC, equipment rental cost is set to Fc, the upper limit of transportation cost is set to Pc, and the assembly cost is set to Asum.The production process in early stage of prefabricated construction project can be summarized as follows: the first if component production, followed by component assembly and transportation. In this way, the cost in early stage of prefabricated construction project includes construction production cost, component assembly, and transportation fee [19]. Therefore, by setting parameters of production progress in early stage of prefabricated construction project as independent variables and the minimum budget cost as the model objective function, then the mathematical model of cost budge in the early stage of prefabricated construction projects is established as follows [20]:(8)rg=TN,MinCost=Ac∫0TLpdt+Lc∫0TAdt+FL∫0TFcdt+K⋅Pc⋅Asum.In formula8, MinCost represents the minimum cost budget in the early stage.


## 3. Experimental Research and Result Analysis

### 3.1. Experiment Design

The experiment of cost budget in early stage of prefabricated construction project is carried out by using the mathematical model of cost budget in early stage of prefabricated construction project designed based on improved neural network algorithm. With a total area of 920 square meters, the prefabricated construction project in this experiment contains 14 floors in prefabricated structures of assembled shear wall. The prefabricated component nodes are manufactured by secondary cast-in-place. The outer wall of the building is made of prefabricated thermal insulation Sandwich panel; the floor is made of concrete prestressed composite slab; the load-bearing wall is made of shear prefabricated wall panel; the staircase is prefabricated; the inner partition wall is made of lightweight wall panel. The prefabricated parts involved in this prefabricated construction project are listed as follows: prefabricated parts for stair, prefabricated parts for laminated panel, prefabricated parts for partition wall, shear wall, etc. Considering that it is a prefabricated construction project, all the prefabricated parts are produced at the prefabricated production base and then transported to the construction site after maintenance. Meanwhile, the transportation and production of prefabricated parts for different places and floors are arranged separately according to the specific project progress.The specific building parameters of this prefabricated building project are shown in Table6.Table 6
Specific building parameters of this prefabricated building project.
No.Name of building parametersSpecific parameters1Height40 m2Floors143Structure typePrefabricated structure of assembled shear wall4Specific floor height3.6 M at 1st floor2.8 M from 2nd to 14th floor5Covered area920 m26Seismic grade4.0 magnitude7Seismic intensityScale 68Specific flame resistanceLevel 29Specific waterproof ratingLevel 211Specific type of prefabricated partShear wallPartition wallComposite slabPlatforms, ladder beams, stairs12Building natureResidence13Plan view size15 × 4014Waterproof condition (roofing)Composite SBS waterproof15Production materials such as windows and doorsHigh quality aluminum alloyThe specific contracting situation of this prefabricated construction project is shown in Table7.Table 7
Specific contracting situation of this prefabricated construction project.
No.ItemsSpecific situation1Specific project nameProject of Fuligang building #22Construction companyHaoqiang Real Estate co., ltd3Design contractorYicai Architectural Design co., ltd4Supervision companyKeli Supervision Construction co., ltd5Construction organizationRisheng Engineering Cconstruction co., ltd6Quality supervision organizationYihe Engineering Quality Supervision co., ltd7Total project costRMB 12.6 million8Contracted formContract for labor and material9Contract scopeDecoration, main body, foundation10Planned scheduleOne year11Overall quality goalGood in qualityIn this prefabricated construction project, all the floors are standard, and the early stage is set to a six-day construction period per floor. According to the building structure and engineering quantity, the construction sequence is arranged reasonably and the whole project is divided into three phases. The specific arrangements for the construction of each floor are as follows: hoisting 60 pieces of wall in the first construction phase, hoisting 60 pieces of wall in the second construction phase, grouting sleeve in the first construction phase, grouting sleeve in the second construction phase, hoisting 30 pieces of wall in the third construction phase, grouting sleeves in the third construction phase, binging steel bars with postcasting belts, reinforcing formwork with postcasting belts, erecting supportive frames, hoisting composite beams, hoisting stairs, hoisting of 60 pieces of composite slabs, hoisting 57 pieces of composite slabs, preburying hydropower and other pipelines, binding the upper stair reinforcement, supporting formwork joints, and pouring concrete. The cost budget in early stage of this prefabricated building construction is estimated through the mathematical model. In order to ensure the effectiveness and contrast of this experiment, the original mathematical model of cost budget in the early stage of prefabricated construction project is compared to the mathematical model of cost budget in the early stage of prefabricated construction project designed based on the improved neural network algorithm in this paper. Among them, the original mathematical model of cost budget in early stage of prefabricated construction project includes the mathematical model of cost budget in early stage of prefabricated construction project based on cost control, random function, and system dynamics. As learned from comparing the performance of different mathematical models of cost budget in early stage of prefabricated construction project, that is, from analyzing the cost budget accuracy of the experimental model, the higher the cost budget accuracy, the more reasonable the cost budget result of the prefabricated construction project and the better cost budget performance [21].


### 3.2. Analysis Results

The result of comparative experiment on cost budget performance between the original mathematical model of cost budget in early stage of prefabricated construction project and the mathematical model of cost budget in early stage of prefabricated construction project designed based on the improved neural network algorithm is shown in Figure1.Figure 1
Result of comparative experiment on cost budget performance.According to the result of comparative experiment on cost budget performance between two different mathematical models, the mathematical model of cost budget in early stage of prefabricated construction project designed based on the improved neural network algorithm is better in cost budget accuracy. That means the cost budget performance of the mathematical model of cost budget in early stage of prefabricated construction project based on the improved neural network algorithm is superior to that of the original mathematical model of cost budget in early stage of prefabricated construction project.


## 3.1. Experiment Design

The experiment of cost budget in early stage of prefabricated construction project is carried out by using the mathematical model of cost budget in early stage of prefabricated construction project designed based on improved neural network algorithm. With a total area of 920 square meters, the prefabricated construction project in this experiment contains 14 floors in prefabricated structures of assembled shear wall. The prefabricated component nodes are manufactured by secondary cast-in-place. The outer wall of the building is made of prefabricated thermal insulation Sandwich panel; the floor is made of concrete prestressed composite slab; the load-bearing wall is made of shear prefabricated wall panel; the staircase is prefabricated; the inner partition wall is made of lightweight wall panel. The prefabricated parts involved in this prefabricated construction project are listed as follows: prefabricated parts for stair, prefabricated parts for laminated panel, prefabricated parts for partition wall, shear wall, etc. Considering that it is a prefabricated construction project, all the prefabricated parts are produced at the prefabricated production base and then transported to the construction site after maintenance. Meanwhile, the transportation and production of prefabricated parts for different places and floors are arranged separately according to the specific project progress.The specific building parameters of this prefabricated building project are shown in Table6.Table 6
Specific building parameters of this prefabricated building project.
No.Name of building parametersSpecific parameters1Height40 m2Floors143Structure typePrefabricated structure of assembled shear wall4Specific floor height3.6 M at 1st floor2.8 M from 2nd to 14th floor5Covered area920 m26Seismic grade4.0 magnitude7Seismic intensityScale 68Specific flame resistanceLevel 29Specific waterproof ratingLevel 211Specific type of prefabricated partShear wallPartition wallComposite slabPlatforms, ladder beams, stairs12Building natureResidence13Plan view size15 × 4014Waterproof condition (roofing)Composite SBS waterproof15Production materials such as windows and doorsHigh quality aluminum alloyThe specific contracting situation of this prefabricated construction project is shown in Table7.Table 7
Specific contracting situation of this prefabricated construction project.
No.ItemsSpecific situation1Specific project nameProject of Fuligang building #22Construction companyHaoqiang Real Estate co., ltd3Design contractorYicai Architectural Design co., ltd4Supervision companyKeli Supervision Construction co., ltd5Construction organizationRisheng Engineering Cconstruction co., ltd6Quality supervision organizationYihe Engineering Quality Supervision co., ltd7Total project costRMB 12.6 million8Contracted formContract for labor and material9Contract scopeDecoration, main body, foundation10Planned scheduleOne year11Overall quality goalGood in qualityIn this prefabricated construction project, all the floors are standard, and the early stage is set to a six-day construction period per floor. According to the building structure and engineering quantity, the construction sequence is arranged reasonably and the whole project is divided into three phases. The specific arrangements for the construction of each floor are as follows: hoisting 60 pieces of wall in the first construction phase, hoisting 60 pieces of wall in the second construction phase, grouting sleeve in the first construction phase, grouting sleeve in the second construction phase, hoisting 30 pieces of wall in the third construction phase, grouting sleeves in the third construction phase, binging steel bars with postcasting belts, reinforcing formwork with postcasting belts, erecting supportive frames, hoisting composite beams, hoisting stairs, hoisting of 60 pieces of composite slabs, hoisting 57 pieces of composite slabs, preburying hydropower and other pipelines, binding the upper stair reinforcement, supporting formwork joints, and pouring concrete. The cost budget in early stage of this prefabricated building construction is estimated through the mathematical model. In order to ensure the effectiveness and contrast of this experiment, the original mathematical model of cost budget in the early stage of prefabricated construction project is compared to the mathematical model of cost budget in the early stage of prefabricated construction project designed based on the improved neural network algorithm in this paper. Among them, the original mathematical model of cost budget in early stage of prefabricated construction project includes the mathematical model of cost budget in early stage of prefabricated construction project based on cost control, random function, and system dynamics. As learned from comparing the performance of different mathematical models of cost budget in early stage of prefabricated construction project, that is, from analyzing the cost budget accuracy of the experimental model, the higher the cost budget accuracy, the more reasonable the cost budget result of the prefabricated construction project and the better cost budget performance [21].


## 3.2. Analysis Results

The result of comparative experiment on cost budget performance between the original mathematical model of cost budget in early stage of prefabricated construction project and the mathematical model of cost budget in early stage of prefabricated construction project designed based on the improved neural network algorithm is shown in Figure1.Figure 1
Result of comparative experiment on cost budget performance.According to the result of comparative experiment on cost budget performance between two different mathematical models, the mathematical model of cost budget in early stage of prefabricated construction project designed based on the improved neural network algorithm is better in cost budget accuracy. That means the cost budget performance of the mathematical model of cost budget in early stage of prefabricated construction project based on the improved neural network algorithm is superior to that of the original mathematical model of cost budget in early stage of prefabricated construction project.


## 4. Conclusions

The cost budget performance of the mathematical model of cost budget in the early stage of prefabricated construction project based on the improved neural network algorithm can realize the improvement of cost budget performance in the early stage of prefabricated construction project, which is of great reference significance to accurate cost budget of the overall prefabricated construction project.



---

*Source: 3674929-2020-07-15.xml*