# Research on Project Management System of Prefabricated Bridge of Jinzhai Road Viaduct South Extension in Hefei Based on Cloud Platform

Authors: Weishu Zhao
Journal: Wireless Communications and Mobile Computing
 (2022)

---

## Abstract

In the context of the continuous economic growth of the country, engineering project investment and construction are now transforming from rough to lean. It is urgent to optimize information technology, standardize project management mode, and improve project efficiency. At the same time, the integration of industrialization and informatization requires a deep combination, and the engineering field can exploit the pain points of project management, build an intelligent construction system, and drive the lean construction and management of engineering projects by data, on the one hand promoting the transformation and upgrading of the engineering industry to achieve smart and green sustainable development goals and on the other hand exploring smart city construction with engineering thinking to promote the healthy operation of cities. Taking the south extension of viaduct of Jinzhai Road in Hefei as an example, this paper combines BIM, Internet of Things, and other technologies to build a cloud platform-based prefabricated bridge project management system and promotes the promotion role of cloud computing, Internet of Things, BIM, and other information technologies on prefabricated bridge construction projects.


---

## Body

## 1. Introduction

Since the reform and opening up into the 21st century, China’s urbanization process significantly accelerated. At the same time, the bridge construction has also entered a new stage of comprehensive development, whether it is a domestic bridge or a foreign bridge and whether it is a sea-crossing bridge or an urban viaduct. Bridges serve as structures for communicating spatial distances. It plays an increasingly important role in saving land resources, shortening transportation distance, promoting economic circulation, and bringing into play investment benefits. However, the traditional extensive management of bridge engineering projects will cause project risks. It may even lead to a series of economic, social, and environmental problems. Therefore, the bridge construction and operation and maintenance process must rely on industrialization and information technology to achieve the overall goal of efficient production, safe construction, and reasonable operation and maintenance.The integration of prefabricated bridge project management with cloud computing, Internet of Things, BIM, and other information technologies, on the one hand, can establish a standardized construction and management mode on the microlevel to promote the integration and utilization of prefabricated bridge project management process data. In addition, it is to put forward a kind of intelligent management means and technology for intelligent construction and green construction, then promote the automation development of project management.


## 2. Cloud Computing

### 2.1. Meaning of Cloud Computing

Cloud computing can be shortened to “the cloud.” It is a computer concept proposed and established in recent years to solve the problem of big data processing and analysis and dredge the channel of resource sharing. It is different from the normal “client-server” computer model. Cloud computing can access and operate computer applications and data centers through the Internet. To a certain extent, cloud computing can also exist as an application. Cloud computing is a technology that integrates distributed computing and parallel computing. NIST defines cloud computing as a pay-as-you-use service. In this mode, users can receive available, convenient, and on-demand network access services [1]. In addition, users can access a configurable computing resource sharing pool (including network, server, storage, application software, and service) and extract required resources in a short period of time. Cloud computing offers greater autonomy and convenience. This can reduce the time and cost of routine maintenance management. Moreover, the noncomputer interaction between supply and demand can be reduced to some extent to improve efficiency.


### 2.2. Cloud Computing Type

Cloud computing breaks the “client-server” model of traditional computers. It establishes the computer service mode based on multiserver. In general, cloud computing consists of three tiers of service types: infrastructure-as-a-service (IaaS), platform-as-a-service (PaaS), and software-as-a-service (SaaS) [2]. Figure 1 shows the cloud computing SPI model from the perspective of prefabricated bridge project management. In other words, in the project management system based on the cloud platform of prefabricated bridge, it can develop different levels of services and applications according to the actual application requirements of enterprises and projects. Infrastructure is the lowest level infrastructure. Platform and software are upper-layer applications based on infrastructure.Figure 1
SPI model diagram of cloud computing for prefabricated bridge project management.First, infrastructure-as-a-service (IaaS) is infrastructure as a service. IaaS is based on centralized management of multiple server groups to form virtualization and integrated virtual layer and based on this virtual layer to provide services to users through the Internet. Compared with the traditional mode, IaaS can dynamically locate and deploy the computer platform to the physical platform and flexible arrangement on the basis of not interrupting the running state of the program. It can also improve the utilization efficiency of server group resources. On the one hand, it can concentrate the load in some physical areas when the service load is low. On the other hand, dynamic migration of service load in physical intervals can balance the efficiency of unit resources, so as to give full play to the advantages of cloud computing.Second, platform-as-a-service (PaaS) is a platform as a service. PaaS defines a software development platform as a service under the cloud computing model. The PaaS platform enables users to create, test, and deploy applications themselves. It has a large personalized application requirement. In general, PaaS function mainly in two aspects: access and management. On the one hand, it is to provide the program interface of the cloud service platform and the foundation of application development [3]. On the other hand, it provides hosting services for applications. Applications completed for the platform are deployed on that platform and run accordingly. It can be said that PaaS is the foundation of SaaS theory and technology.Third, software-as-a-service (SaaS) is software as a service. SaaS includes all kinds of web-based software. It provides users with direct and existing software services through the Internet, further improving the universality and convenience of cloud computing services [4]. SaaS supports multiple users and applications at the same time. Among them, its automatic integrated management can improve the efficiency of data processing and help users reduce the cost of data center management, so as to promote the “leverage effect” between cost and resources.


## 2.1. Meaning of Cloud Computing

Cloud computing can be shortened to “the cloud.” It is a computer concept proposed and established in recent years to solve the problem of big data processing and analysis and dredge the channel of resource sharing. It is different from the normal “client-server” computer model. Cloud computing can access and operate computer applications and data centers through the Internet. To a certain extent, cloud computing can also exist as an application. Cloud computing is a technology that integrates distributed computing and parallel computing. NIST defines cloud computing as a pay-as-you-use service. In this mode, users can receive available, convenient, and on-demand network access services [1]. In addition, users can access a configurable computing resource sharing pool (including network, server, storage, application software, and service) and extract required resources in a short period of time. Cloud computing offers greater autonomy and convenience. This can reduce the time and cost of routine maintenance management. Moreover, the noncomputer interaction between supply and demand can be reduced to some extent to improve efficiency.


## 2.2. Cloud Computing Type

Cloud computing breaks the “client-server” model of traditional computers. It establishes the computer service mode based on multiserver. In general, cloud computing consists of three tiers of service types: infrastructure-as-a-service (IaaS), platform-as-a-service (PaaS), and software-as-a-service (SaaS) [2]. Figure 1 shows the cloud computing SPI model from the perspective of prefabricated bridge project management. In other words, in the project management system based on the cloud platform of prefabricated bridge, it can develop different levels of services and applications according to the actual application requirements of enterprises and projects. Infrastructure is the lowest level infrastructure. Platform and software are upper-layer applications based on infrastructure.Figure 1
SPI model diagram of cloud computing for prefabricated bridge project management.First, infrastructure-as-a-service (IaaS) is infrastructure as a service. IaaS is based on centralized management of multiple server groups to form virtualization and integrated virtual layer and based on this virtual layer to provide services to users through the Internet. Compared with the traditional mode, IaaS can dynamically locate and deploy the computer platform to the physical platform and flexible arrangement on the basis of not interrupting the running state of the program. It can also improve the utilization efficiency of server group resources. On the one hand, it can concentrate the load in some physical areas when the service load is low. On the other hand, dynamic migration of service load in physical intervals can balance the efficiency of unit resources, so as to give full play to the advantages of cloud computing.Second, platform-as-a-service (PaaS) is a platform as a service. PaaS defines a software development platform as a service under the cloud computing model. The PaaS platform enables users to create, test, and deploy applications themselves. It has a large personalized application requirement. In general, PaaS function mainly in two aspects: access and management. On the one hand, it is to provide the program interface of the cloud service platform and the foundation of application development [3]. On the other hand, it provides hosting services for applications. Applications completed for the platform are deployed on that platform and run accordingly. It can be said that PaaS is the foundation of SaaS theory and technology.Third, software-as-a-service (SaaS) is software as a service. SaaS includes all kinds of web-based software. It provides users with direct and existing software services through the Internet, further improving the universality and convenience of cloud computing services [4]. SaaS supports multiple users and applications at the same time. Among them, its automatic integrated management can improve the efficiency of data processing and help users reduce the cost of data center management, so as to promote the “leverage effect” between cost and resources.


## 3. Internet of Things Technology

### 3.1. Meaning of Internet of Things

As new information technology, the Internet of Things is a bridge between things. It is also a kind of information system that supports information transfer between objects. It is undeniable that the Internet of Things is still based on the Internet. The information interaction between things in the Internet of Things is transmitted through the Internet. At the same time, the Internet of Things is also the expansion and extension of Internet applications. It is based on intelligent perception, recognition, and other communication perception technologies constituting a more extensive network convergence application [5]. The Internet of Things is another major form of information industry after computers and the Internet. It is a network between things and also an application of technology. The key to Internet of Things technology lies in the data processing method, and its core is data interconnection. The Internet of Things not only supports the information interaction between things but also realizes the interaction between people and things. It uses sensors and controllers and other infrastructure equipment to form an information and intelligent network. It encompasses all the elements and applications of the Internet.


### 3.2. Internet of Things Technology

From the technical level, the Internet of Things is composed of three layers: the perception layer, the network layer, and the application layer [6]. As shown in Figure 2, the Internet of Things technology has broad application modes and application scenarios in the safety monitoring of assembled bridges:
(1)
Sensor Technology. Sensors are not just an important part of the Internet of Things. At the same time, it is also an indispensable technology in computer applications. Sensors have stronger physical properties. Its intuitive perception of objects is the formation of certain physical signals such as voltage and current. Then, it can convert these analog signals into digital signals that the computer can execute. Finally, through computer technology processing, the user can identify the graphics, images, text, and other signals, to support decision-making(2)
Embedded Technology. Embedded technology forms a device or system based on technologies such as computers, sensors, and integrated circuits. It is mainly used to perform personalized special functions. Embedded technology runs customized software programs and plays a key role in the processing of sensor data [7](3)
RFID Tag. RFID tag is also a kind of sensor technology in essence. In particular, RFID tags are based on the fusion of radio frequency technology and embedded technology. It enhances the intelligent characteristics of sensor technology to a certain extent. RFID has a broad application prospect in automatic identification and goods logistics management. There are three basic applications of the Internet of Things in the prefabricated bridge project management system: (1) Recognition function: on the one hand, the use of bar code, two-dimensional code, RFID, and other attributes loaded with bridge assembly components. On the other hand, intelligent recognition can be achieved by reading relevant information through recognition devices. The underlying component data is then read and stored [8]. (2) Control function: the Internet of Things, based on cloud platform and other intelligent platforms, can realize the collection, analysis, and feedback cycle of data at the sensor end of the assembled bridge. Then, the actual efficiency of bridge operation can be adjusted based on traffic flow and mechanical data. (3) Positioning function: positioning mainly involves GPS technology. When the GPS tag is attached to the bridge assembly component [9], the transportation process of components can be tracked and monitored in real time through the Internet of Things technology. It can ensure the whole process of space state transparency in the transportation process, so as to strictly manage the entry time and quality of componentsFigure 2
Technical architecture of the Internet of Things.


## 3.1. Meaning of Internet of Things

As new information technology, the Internet of Things is a bridge between things. It is also a kind of information system that supports information transfer between objects. It is undeniable that the Internet of Things is still based on the Internet. The information interaction between things in the Internet of Things is transmitted through the Internet. At the same time, the Internet of Things is also the expansion and extension of Internet applications. It is based on intelligent perception, recognition, and other communication perception technologies constituting a more extensive network convergence application [5]. The Internet of Things is another major form of information industry after computers and the Internet. It is a network between things and also an application of technology. The key to Internet of Things technology lies in the data processing method, and its core is data interconnection. The Internet of Things not only supports the information interaction between things but also realizes the interaction between people and things. It uses sensors and controllers and other infrastructure equipment to form an information and intelligent network. It encompasses all the elements and applications of the Internet.


## 3.2. Internet of Things Technology

From the technical level, the Internet of Things is composed of three layers: the perception layer, the network layer, and the application layer [6]. As shown in Figure 2, the Internet of Things technology has broad application modes and application scenarios in the safety monitoring of assembled bridges:
(1)
Sensor Technology. Sensors are not just an important part of the Internet of Things. At the same time, it is also an indispensable technology in computer applications. Sensors have stronger physical properties. Its intuitive perception of objects is the formation of certain physical signals such as voltage and current. Then, it can convert these analog signals into digital signals that the computer can execute. Finally, through computer technology processing, the user can identify the graphics, images, text, and other signals, to support decision-making(2)
Embedded Technology. Embedded technology forms a device or system based on technologies such as computers, sensors, and integrated circuits. It is mainly used to perform personalized special functions. Embedded technology runs customized software programs and plays a key role in the processing of sensor data [7](3)
RFID Tag. RFID tag is also a kind of sensor technology in essence. In particular, RFID tags are based on the fusion of radio frequency technology and embedded technology. It enhances the intelligent characteristics of sensor technology to a certain extent. RFID has a broad application prospect in automatic identification and goods logistics management. There are three basic applications of the Internet of Things in the prefabricated bridge project management system: (1) Recognition function: on the one hand, the use of bar code, two-dimensional code, RFID, and other attributes loaded with bridge assembly components. On the other hand, intelligent recognition can be achieved by reading relevant information through recognition devices. The underlying component data is then read and stored [8]. (2) Control function: the Internet of Things, based on cloud platform and other intelligent platforms, can realize the collection, analysis, and feedback cycle of data at the sensor end of the assembled bridge. Then, the actual efficiency of bridge operation can be adjusted based on traffic flow and mechanical data. (3) Positioning function: positioning mainly involves GPS technology. When the GPS tag is attached to the bridge assembly component [9], the transportation process of components can be tracked and monitored in real time through the Internet of Things technology. It can ensure the whole process of space state transparency in the transportation process, so as to strictly manage the entry time and quality of componentsFigure 2
Technical architecture of the Internet of Things.


## 4. BIM Model

### 4.1. BIM Meaning

BIM means building informatization or building information model, which originates from the concept of “a computer-based description of a building” proposed by Professor Chuck Eastman of the United States. Surely, with the continuous innovation and development of architectural concepts and computer technology, BIM theory and technology becomes mature. BIM is a data-based tool in the construction engineering industry, which extends to the field of fabricated bridge engineering. It can also integrate the data related to the engineering project through the computer virtual simulation environment, match the data from different sources in the project management system, and then build a data processing platform and information sharing platform for the whole life cycle of bridge engineering, to achieve the goal of intelligent construction, operation, and maintenance [10].


### 4.2. Application of BIM Technology in Fabricated Bridge Project

The concept of collaboration and integration at the core of BIM technology is highly integrated and complementary with the idea of prefabricated production and integrated construction of prefabricated bridges. Obviously, the three key links, design, production, and assembly of prefabricated bridges are interleaved, and the information flow is blocked seriously, which makes it very easy to cause waste and loss. Therefore, follow-up problems such as processing and production, construction and installation, maintenance, and repair of fabricated components should be considered in the design stage, and the design intention and engineering conditions should be fully considered in the postdesign stage [11]. The concept of BIM “family” is similar to that of fabricated components, so “standardized design, industrialized production, fabricated construction, and information management” can be realized based on BIM communication structure, drainage, power supply, and other disciplines in the design process. When BIM is applied to fabricated bridges, it should run through the whole life cycle of fabricated bridges, from design, production, and assembly to operation and maintenance. BIM should complete corresponding model construction and project management for different stages [12]. As shown in Figure 3, on the one hand, appropriate modules can be selected from the standardized and serialized component family library and part library to build the fabricated bridge BIM model, so as to improve the degree of standardization and efficiency of modeling; on the other hand, the factory central control system for the production of fabricated components can also extract the bridge BIM model information and convert it into production data information to guide the automatic and accurate processing of equipment production and improve the operation accuracy.Figure 3
Production and construction flow chart of assembled bridge under BIM technology.


## 4.1. BIM Meaning

BIM means building informatization or building information model, which originates from the concept of “a computer-based description of a building” proposed by Professor Chuck Eastman of the United States. Surely, with the continuous innovation and development of architectural concepts and computer technology, BIM theory and technology becomes mature. BIM is a data-based tool in the construction engineering industry, which extends to the field of fabricated bridge engineering. It can also integrate the data related to the engineering project through the computer virtual simulation environment, match the data from different sources in the project management system, and then build a data processing platform and information sharing platform for the whole life cycle of bridge engineering, to achieve the goal of intelligent construction, operation, and maintenance [10].


## 4.2. Application of BIM Technology in Fabricated Bridge Project

The concept of collaboration and integration at the core of BIM technology is highly integrated and complementary with the idea of prefabricated production and integrated construction of prefabricated bridges. Obviously, the three key links, design, production, and assembly of prefabricated bridges are interleaved, and the information flow is blocked seriously, which makes it very easy to cause waste and loss. Therefore, follow-up problems such as processing and production, construction and installation, maintenance, and repair of fabricated components should be considered in the design stage, and the design intention and engineering conditions should be fully considered in the postdesign stage [11]. The concept of BIM “family” is similar to that of fabricated components, so “standardized design, industrialized production, fabricated construction, and information management” can be realized based on BIM communication structure, drainage, power supply, and other disciplines in the design process. When BIM is applied to fabricated bridges, it should run through the whole life cycle of fabricated bridges, from design, production, and assembly to operation and maintenance. BIM should complete corresponding model construction and project management for different stages [12]. As shown in Figure 3, on the one hand, appropriate modules can be selected from the standardized and serialized component family library and part library to build the fabricated bridge BIM model, so as to improve the degree of standardization and efficiency of modeling; on the other hand, the factory central control system for the production of fabricated components can also extract the bridge BIM model information and convert it into production data information to guide the automatic and accurate processing of equipment production and improve the operation accuracy.Figure 3
Production and construction flow chart of assembled bridge under BIM technology.


## 5. Analysis of Assembled Bridge Project Management System Based on Cloud Platform

### 5.1. Main Construction Process and Data Mining of Fabricated Bridge Project

The prefabricated bridge is a bridge whose upper-part structure such as pier column, bent cap, and box girder is assembled and connected by prefabricated components. The degree of industrialization is higher than that of typical cast-in-place projects, and its construction management is less affected by site, climate, and other conditions. However, the fabricated bridge does not include the cast-in-place project but achieves the construction goal together with the cast-in-place process and assembly process according to the project characteristics and construction requirements. Figure4 shows the process corresponding to the key data of the construction management of the cast-in-place part of the pile foundation cushion cap of the fabricated bridge [13]. In the early stage of cast-in-place, the coordinate data such as the approved benchmark are recorded systematically, and the process for formwork, reinforcement, and concrete is recorded.Figure 4
Key data acquisition diagram of cast-in-situ fabricated bridge.For prefabricated bridges, the main assembly body is three types of upper and lower structural components: pier column, bent cap, and box girder. The prefabricated components are poured and cured in a professional factory to the finished products and then transported to the site for hoisting construction. Shown in Figure5 is the scope of the collection process for the integrated assembly construction data of pier column, bent cap, and box girder. In the application process of the prefabricated bridge project management system based on the cloud platform, the key data of the whole process of construction lofting, component transportation and storage, component hoisting, splicing, and fixation should be collected according to the table data requirements of relevant engineering specifications [14]. Taking component hoisting in place as an example, the system must store key data such as geometric dimensions, top and bottom elevations, apparent image, and construction schedules to provide data support for subsequent use of cloud computing technology to optimize assembly and construction processes.Figure 5
Key data acquisition diagram of fabricated bridge assembly project.


### 5.2. Construction of BIM Model of Fabricated Bridge

The construction of the BIM model of a prefabricated bridge is an important part of the information technology of the project management system. Model establishment should be based on the standard atlases and project design documents. Model splitting and integration should conform to the principle of dividing project bids. In addition to general reference, color matching, etc., model accuracy and component coding should be highlighted to suit the functional design of the project management system [15]. From the engineering point of view, the collision detection and correction of the main structural components of the prefabricated bridge can not only correct the design defects but also provide high-quality data for the display of the BIM model on the web side.The prefabricated bridge project management system based on the cloud platform can freely implement the association of system data with BIM model components and support visual interface information queries. Therefore, it is necessary to establish a classification and coding system for items based on the actual situation of the project before BIM modeling, which is used as the keyword “communication data exchange,” so that BIM model components can be identified, read, and operated in the object management system and expand the information function of BIM.BIM models often have “errors, omissions, and collisions” due to errors in design data, omissions in the modeling process, and lack of technical expression, which reduces the matching degree between the model and the project [16]. Therefore, the BIM models should be optimized through collision detection, and a “zero collision” state should be formed before entering the project management system, as shown in Figure 6, which is a schematic diagram of the BIM model optimization process.Figure 6
BIM model optimization flow chart.


### 5.3. Data Mining of Prefabricated Bridge Project Management System

Data mining is an information method that explores rules from massive data by analyzing data one by one. Under the traditional project management model, engineering data is paper-based and fragmented, and information fragmentation is more serious [17]. However, the cloud platform-based prefabricated bridge project management system retains a large amount of engineering data due to the information management process and is unified in a specific database. In the cloud platform, the laws and mutual relationships of data can be discovered through data mining. Shown in Figure 7 is the data mining process from the perspective of prefabricated bridge project management. Under the premise of screening and integrating project-related data, the system uses classification analysis, dynamic programming, and other mathematical models to implement data mining and output project management target data. Specifically, the application of data mining can guide multiple project management goals, such as quality traceability, difference analysis, risk early warning, process optimization, and resource allocation [18].Figure 7
Data mining application model of prefabricated bridge project management system.


## 5.1. Main Construction Process and Data Mining of Fabricated Bridge Project

The prefabricated bridge is a bridge whose upper-part structure such as pier column, bent cap, and box girder is assembled and connected by prefabricated components. The degree of industrialization is higher than that of typical cast-in-place projects, and its construction management is less affected by site, climate, and other conditions. However, the fabricated bridge does not include the cast-in-place project but achieves the construction goal together with the cast-in-place process and assembly process according to the project characteristics and construction requirements. Figure4 shows the process corresponding to the key data of the construction management of the cast-in-place part of the pile foundation cushion cap of the fabricated bridge [13]. In the early stage of cast-in-place, the coordinate data such as the approved benchmark are recorded systematically, and the process for formwork, reinforcement, and concrete is recorded.Figure 4
Key data acquisition diagram of cast-in-situ fabricated bridge.For prefabricated bridges, the main assembly body is three types of upper and lower structural components: pier column, bent cap, and box girder. The prefabricated components are poured and cured in a professional factory to the finished products and then transported to the site for hoisting construction. Shown in Figure5 is the scope of the collection process for the integrated assembly construction data of pier column, bent cap, and box girder. In the application process of the prefabricated bridge project management system based on the cloud platform, the key data of the whole process of construction lofting, component transportation and storage, component hoisting, splicing, and fixation should be collected according to the table data requirements of relevant engineering specifications [14]. Taking component hoisting in place as an example, the system must store key data such as geometric dimensions, top and bottom elevations, apparent image, and construction schedules to provide data support for subsequent use of cloud computing technology to optimize assembly and construction processes.Figure 5
Key data acquisition diagram of fabricated bridge assembly project.


## 5.2. Construction of BIM Model of Fabricated Bridge

The construction of the BIM model of a prefabricated bridge is an important part of the information technology of the project management system. Model establishment should be based on the standard atlases and project design documents. Model splitting and integration should conform to the principle of dividing project bids. In addition to general reference, color matching, etc., model accuracy and component coding should be highlighted to suit the functional design of the project management system [15]. From the engineering point of view, the collision detection and correction of the main structural components of the prefabricated bridge can not only correct the design defects but also provide high-quality data for the display of the BIM model on the web side.The prefabricated bridge project management system based on the cloud platform can freely implement the association of system data with BIM model components and support visual interface information queries. Therefore, it is necessary to establish a classification and coding system for items based on the actual situation of the project before BIM modeling, which is used as the keyword “communication data exchange,” so that BIM model components can be identified, read, and operated in the object management system and expand the information function of BIM.BIM models often have “errors, omissions, and collisions” due to errors in design data, omissions in the modeling process, and lack of technical expression, which reduces the matching degree between the model and the project [16]. Therefore, the BIM models should be optimized through collision detection, and a “zero collision” state should be formed before entering the project management system, as shown in Figure 6, which is a schematic diagram of the BIM model optimization process.Figure 6
BIM model optimization flow chart.


## 5.3. Data Mining of Prefabricated Bridge Project Management System

Data mining is an information method that explores rules from massive data by analyzing data one by one. Under the traditional project management model, engineering data is paper-based and fragmented, and information fragmentation is more serious [17]. However, the cloud platform-based prefabricated bridge project management system retains a large amount of engineering data due to the information management process and is unified in a specific database. In the cloud platform, the laws and mutual relationships of data can be discovered through data mining. Shown in Figure 7 is the data mining process from the perspective of prefabricated bridge project management. Under the premise of screening and integrating project-related data, the system uses classification analysis, dynamic programming, and other mathematical models to implement data mining and output project management target data. Specifically, the application of data mining can guide multiple project management goals, such as quality traceability, difference analysis, risk early warning, process optimization, and resource allocation [18].Figure 7
Data mining application model of prefabricated bridge project management system.


## 6. Application of Assembly Bridge Project Management Information System for Jinzhai Road Viaduct South Extension in Hefei

### 6.1. Project Overview

The south extension project of the viaduct of Jinzhai Road in Hefei, as shown in Figure8, starts from Longchuan Road in the north, uses a ground express road to cross the high-speed rail and high-speed and high-speed toll station ramps, and then sets up the elevated express road to cross Tangkou Road, landing to connect the status quo Fangxing Avenue Interchange. The entire project is about 7,650 meters in length and 70 meters in width; the newly built viaduct is about 5,622 meters, and the width of the existing elevated bridge is about 510 meters. Among them, the main line to the north of Jinxiu Avenue is a two-way 8-lane, and the main line to the south of Jinxiu Avenue is a two-way six-lane, with simultaneous construction of bustling avenues underneath Jinzhai Road, Jinxiu Avenue Interchange, Tangkou Road underneath Jinzhai Road, etc. The whole project is divided into three bid sections for construction. The first section starts from Longchuan Road in the north and ends at Shimen Road in the south; the second section starts from Shimen Road in the north and reaches Zipeng Road in the south; the third section starts from Zipeng Road in the north and ends at Fangxing Avenue in the south. At the junction of Jinzhai Road and Prosperous Avenue, the Jinzhai main line bridge will cross the prosperous avenue, the upper and lower bridge ramps will be set on the south side of the intersection, the south-north upper bridge ramp will be set on the north side of the junction, and the main line of prosperous avenue will cross Jinzhai Road (negative second floor). At the same time, the existing pedestrian bridge will be demolished, a slow underpass (negative first floor) will be installed, and a light-controlled level crossing will be installed on the ground. At the junction of Jinzhai Road and Jinxiu Avenue, the Jinzhai main line bridge will cross Jinxiu Avenue, and Jinxiu Avenue will cross Jinzhai Road. Four directional ramps will be set up to achieve rapid connection between north and east, east and north, south and east, and east and south, setting light-controlled level crossing on the ground. At the junction of Jinzhai Road and Tangkou Road, the main line bridge of Jinzhai Road will cross Tangkou Road, and an off-bridge ramp will be set on the west side of the intersection, and the main line of Tangkou Road will cross the ground road of Jinzhai Road, and a light-controlled level crossing will be set on the ground.Figure 8
Schematic diagram of Hefei Jinzhai Road Viaduct South Extension fabricated bridge project.The traffic situation in Hefei City’s southbound direction has been rapidly improved because of this “Changhong” that leaps from north to south. Road traffic in Hefei City has begun to enter a new era of three-dimensionality.


### 6.2. The Overall Application Design of the Prefabricated Bridge Project Management System of Jinzhai Road Viaduct South Extension in Hefei

The assembled bridge project management system of Jinzhai Road Viaduct South Extension in Hefei based on the cloud platform takes informatization as the core which covers the stages of project prefabrication, transportation, cast-in-situ assembly, operation, and maintenance, and it extends informatization to the whole life cycle of project management. The system realizes the process flow of the Hefei Jinzhai Road Viaduct South Extension project, completes the collection and storage of basic data, and screens and integrates construction data, management data, and quality inspection data, so as to achieve the goal of fine-grained online collaborative management of assembled bridge of Hefei Jinzhai Road Viaduct South Extension. Moreover, relying on the Internet of Things technology, it can support the real-time tracking of the whole process in the transportation stage of assembly components, collect transportation data, and provide some process proof data for project quality confirmation. On the basis of big data, the Hefei Jinzhai Road Viaduct South Extension project management system carries out statistical analysis such as clustering and classification based on data mining function, so as to improve the refinement of Hefei Jinzhai Road Viaduct South Extension assembly bridge project management.As shown in Figure9, it is the overall design framework and engineering data flow path of the Hefei Jinzhai Road Viaduct South Extension project management system. The system is developed based on the cloud platform to ensure the integrity and fluency of data collection, storage, analysis, and application. Among them, the “stage data” part is the whole stage sorting data for the assembled bridge project of Jinzhai Road Viaduct South Extension in Hefei. The data at this stage are not excluded and screened, so as to strive for the authenticity of data types and data stock. In addition to the basic data of Hefei Jinzhai Road Viaduct South Extension project management, the “data center” also includes the data provided by external databases such as the BIM model and monitoring module. The data are interrelated according to components, processes, and other elements to achieve a high degree of data fusion; the “application level” can realize the targeted screening, processing, and display of all the above data through specific computer programs, form an application module matching the actual needs of the project, and provide the target content to the “display level.”Figure 9
Overall framework design drawing of Hefei viaduct project management system.Of course, the viaduct prefabricated bridge project management system based on the cloud platform can reflect the information characteristics to a greater extent only at the multiproject level, inheriting the advantages of vertical comparison of single project data. The horizontal comparison of data under multiproject conditions can deeply analyze the interaction relationship between different types of data, which is important for exploring the potential difficulties of project management. Pain points play a vital role [19].


### 6.3. Function Setting of Assembly Bridge Project Management System of Jinzhai Road Viaduct South Extension in Hefei

The assembled bridge project management system based on the cloud platform is a comprehensive project management system integrating multiple data sources, which is used to integrate the whole process data of the project for mining and analysis and guide the lean construction and management of relevant projects. Therefore, the Hefei Jinzhai Road Viaduct South Extension Project and other 10 viaduct projects jointly choose the SaaS mode to build the network infrastructure and software and hardware operation platform required by the Hefei viaduct project management system, in which all operation programs and information data are stored on the cloud platform. Under this B/S structure, the system can be accessed through the Internet in Hefei viaduct project management, so as to eliminate the limitations and shortcomings of the traditional project management software relying on the client under the C/S structure and activate the regional term and timeliness of Hefei viaduct project management. In addition, in order to meet the needs of Hefei elevated fabricated bridge project management, the web system takes Java as the main development language, which is aimed at clearly and concisely expressing the process and tabular requirements and making the system have enough universality, security, and functionality.As shown in Figure10, the project management system based on SaaS can realize the interaction with various external systems such as BIM software, OA system, and monitoring system. On the one hand, it ensures the leading position of the construction party in the application of the system, simplifies the actual process flow of project management, and optimizes the data collection and storage related to the construction and management of fabricated bridges. On the other hand, BIM data and contract information provided by other systems are used as supplements to improve the types and quantities of structured data and unstructured data in the system, so as to provide a basis for subsequent data mining. In other words, simplifying the functions of the project management system can not only alleviate the system operation pressure and reduce the degree of operation difficulty but also obtain more professional data resources by combining with the external system, which is more beneficial than harmful to the project management.Figure 10
Management mode diagram of Hefei viaduct project management system.In addition to the above purposes and requirements, the system shall support multiproject simultaneous segment management. In terms of system functions, according to different requirements of different projects, management systems composed of different functions shall be provided through the Internet, allowing project users to independently select functional modules and connect with external systems, so as to improve the applicability of the system for project management; at the same time, the system shall store and process all engineering data from different projects according to rules, and it gives full play to the advantages of information concepts such as cloud computing and big data. In short, the prefabricated bridge project management system based on the cloud platform must meet the above design principles and adapt to different bridge projects, different used environments, and different management requirements.


### 6.4. BIM Model of Hefei Jinzhai Road Viaduct South Extension Fabricated Bridge Project

According to the above explanation on BIM, BIM has outstanding advantages in three-dimensional simulation, virtual visualization, and so on. According to the design drawings of the Hefei Jinzhai Road Viaduct South Extension fabricated bridge project, some BIM models are established. For this purpose, the project management system inputs BIM information, completes the connection between the main information of system components and BIM model, explores the web display and query function of simulating BIM, and improves the system engineering attribute and informatization degree.Since the BIM model does not involve the whole line of fabricated bridge of Jinzhai Road Viaduct South Extension in Hefei and only provides basic information data for the web display function of the BIM model, the professional requirements, rendering requirements, and accuracy requirements of the model are low. In addition, in the BIM model collision detection phase, Bentley series MicroStation and navigator do not support interconnection and interaction temporarily. In Autodesk series, the collision point can be accurately located in Revit through NavisWorks, even if the BIM model is modified. Therefore, the prefabricated bridge project of Jinzhai Road Viaduct South Extension in Hefei adopts Autodesk Revit and Autodesk NavisWorks: (1) Autodesk Revit software conforms to BIM parameterization characteristics, and the established design scheme can be realized by adjusting parameters within and between model elements. At the same time, parameterization also provides a more convenient means for subsequent project change and coordination; part of the parameterization is automatically provided by the software, such as the general dimensions of structural members such as columns, cover beams, and box beams. Of course, the parameters can also be defined according to the needs of the project, such as self-built family and self-built elevation grid. In fact, elements in Revit are also called families, which are the basic units that make up the BIM model. Revit provides three types of elements for projects: model elements (such as columns, cover beams, and box beams), datum elements (such as levels and grids), and view specific elements (such as dimensions). The family contains the geometric definition of the element and the parameters used by the element. Each instance of the element is defined and controlled by the family, and the model is adjusted through type properties and instance properties. (2) Autodesk NavisWorks software can integrate the BIM model, digital prototype, and even other design data to form an integrated project model and use comprehensive planning, cost, animation, and visualization functions to help show design intent and simulate construction. Among them, NavisWorks manage can be used to check the physical collision and gap collision of the model and find “errors, omissions, collisions, and defects” hidden in the design stage. The “identification,” “hiding,” and “quick features” are in NavisWorks. It also supports 4D and 5D simulation, coordination, analysis, and communication, which can realize the combination of project model and project progress and dynamically adjust the project construction management scheme in the early and medium term of project entity construction. Therefore, the detail can be seen in Figure11 for the construction and optimization process of the prefabricated bridge BIM model.Figure 11
BIM model design flow chart of the Hefei Jinzhai Road Viaduct South Extension fabricated bridge project.


## 6.1. Project Overview

The south extension project of the viaduct of Jinzhai Road in Hefei, as shown in Figure8, starts from Longchuan Road in the north, uses a ground express road to cross the high-speed rail and high-speed and high-speed toll station ramps, and then sets up the elevated express road to cross Tangkou Road, landing to connect the status quo Fangxing Avenue Interchange. The entire project is about 7,650 meters in length and 70 meters in width; the newly built viaduct is about 5,622 meters, and the width of the existing elevated bridge is about 510 meters. Among them, the main line to the north of Jinxiu Avenue is a two-way 8-lane, and the main line to the south of Jinxiu Avenue is a two-way six-lane, with simultaneous construction of bustling avenues underneath Jinzhai Road, Jinxiu Avenue Interchange, Tangkou Road underneath Jinzhai Road, etc. The whole project is divided into three bid sections for construction. The first section starts from Longchuan Road in the north and ends at Shimen Road in the south; the second section starts from Shimen Road in the north and reaches Zipeng Road in the south; the third section starts from Zipeng Road in the north and ends at Fangxing Avenue in the south. At the junction of Jinzhai Road and Prosperous Avenue, the Jinzhai main line bridge will cross the prosperous avenue, the upper and lower bridge ramps will be set on the south side of the intersection, the south-north upper bridge ramp will be set on the north side of the junction, and the main line of prosperous avenue will cross Jinzhai Road (negative second floor). At the same time, the existing pedestrian bridge will be demolished, a slow underpass (negative first floor) will be installed, and a light-controlled level crossing will be installed on the ground. At the junction of Jinzhai Road and Jinxiu Avenue, the Jinzhai main line bridge will cross Jinxiu Avenue, and Jinxiu Avenue will cross Jinzhai Road. Four directional ramps will be set up to achieve rapid connection between north and east, east and north, south and east, and east and south, setting light-controlled level crossing on the ground. At the junction of Jinzhai Road and Tangkou Road, the main line bridge of Jinzhai Road will cross Tangkou Road, and an off-bridge ramp will be set on the west side of the intersection, and the main line of Tangkou Road will cross the ground road of Jinzhai Road, and a light-controlled level crossing will be set on the ground.Figure 8
Schematic diagram of Hefei Jinzhai Road Viaduct South Extension fabricated bridge project.The traffic situation in Hefei City’s southbound direction has been rapidly improved because of this “Changhong” that leaps from north to south. Road traffic in Hefei City has begun to enter a new era of three-dimensionality.


## 6.2. The Overall Application Design of the Prefabricated Bridge Project Management System of Jinzhai Road Viaduct South Extension in Hefei

The assembled bridge project management system of Jinzhai Road Viaduct South Extension in Hefei based on the cloud platform takes informatization as the core which covers the stages of project prefabrication, transportation, cast-in-situ assembly, operation, and maintenance, and it extends informatization to the whole life cycle of project management. The system realizes the process flow of the Hefei Jinzhai Road Viaduct South Extension project, completes the collection and storage of basic data, and screens and integrates construction data, management data, and quality inspection data, so as to achieve the goal of fine-grained online collaborative management of assembled bridge of Hefei Jinzhai Road Viaduct South Extension. Moreover, relying on the Internet of Things technology, it can support the real-time tracking of the whole process in the transportation stage of assembly components, collect transportation data, and provide some process proof data for project quality confirmation. On the basis of big data, the Hefei Jinzhai Road Viaduct South Extension project management system carries out statistical analysis such as clustering and classification based on data mining function, so as to improve the refinement of Hefei Jinzhai Road Viaduct South Extension assembly bridge project management.As shown in Figure9, it is the overall design framework and engineering data flow path of the Hefei Jinzhai Road Viaduct South Extension project management system. The system is developed based on the cloud platform to ensure the integrity and fluency of data collection, storage, analysis, and application. Among them, the “stage data” part is the whole stage sorting data for the assembled bridge project of Jinzhai Road Viaduct South Extension in Hefei. The data at this stage are not excluded and screened, so as to strive for the authenticity of data types and data stock. In addition to the basic data of Hefei Jinzhai Road Viaduct South Extension project management, the “data center” also includes the data provided by external databases such as the BIM model and monitoring module. The data are interrelated according to components, processes, and other elements to achieve a high degree of data fusion; the “application level” can realize the targeted screening, processing, and display of all the above data through specific computer programs, form an application module matching the actual needs of the project, and provide the target content to the “display level.”Figure 9
Overall framework design drawing of Hefei viaduct project management system.Of course, the viaduct prefabricated bridge project management system based on the cloud platform can reflect the information characteristics to a greater extent only at the multiproject level, inheriting the advantages of vertical comparison of single project data. The horizontal comparison of data under multiproject conditions can deeply analyze the interaction relationship between different types of data, which is important for exploring the potential difficulties of project management. Pain points play a vital role [19].


## 6.3. Function Setting of Assembly Bridge Project Management System of Jinzhai Road Viaduct South Extension in Hefei

The assembled bridge project management system based on the cloud platform is a comprehensive project management system integrating multiple data sources, which is used to integrate the whole process data of the project for mining and analysis and guide the lean construction and management of relevant projects. Therefore, the Hefei Jinzhai Road Viaduct South Extension Project and other 10 viaduct projects jointly choose the SaaS mode to build the network infrastructure and software and hardware operation platform required by the Hefei viaduct project management system, in which all operation programs and information data are stored on the cloud platform. Under this B/S structure, the system can be accessed through the Internet in Hefei viaduct project management, so as to eliminate the limitations and shortcomings of the traditional project management software relying on the client under the C/S structure and activate the regional term and timeliness of Hefei viaduct project management. In addition, in order to meet the needs of Hefei elevated fabricated bridge project management, the web system takes Java as the main development language, which is aimed at clearly and concisely expressing the process and tabular requirements and making the system have enough universality, security, and functionality.As shown in Figure10, the project management system based on SaaS can realize the interaction with various external systems such as BIM software, OA system, and monitoring system. On the one hand, it ensures the leading position of the construction party in the application of the system, simplifies the actual process flow of project management, and optimizes the data collection and storage related to the construction and management of fabricated bridges. On the other hand, BIM data and contract information provided by other systems are used as supplements to improve the types and quantities of structured data and unstructured data in the system, so as to provide a basis for subsequent data mining. In other words, simplifying the functions of the project management system can not only alleviate the system operation pressure and reduce the degree of operation difficulty but also obtain more professional data resources by combining with the external system, which is more beneficial than harmful to the project management.Figure 10
Management mode diagram of Hefei viaduct project management system.In addition to the above purposes and requirements, the system shall support multiproject simultaneous segment management. In terms of system functions, according to different requirements of different projects, management systems composed of different functions shall be provided through the Internet, allowing project users to independently select functional modules and connect with external systems, so as to improve the applicability of the system for project management; at the same time, the system shall store and process all engineering data from different projects according to rules, and it gives full play to the advantages of information concepts such as cloud computing and big data. In short, the prefabricated bridge project management system based on the cloud platform must meet the above design principles and adapt to different bridge projects, different used environments, and different management requirements.


## 6.4. BIM Model of Hefei Jinzhai Road Viaduct South Extension Fabricated Bridge Project

According to the above explanation on BIM, BIM has outstanding advantages in three-dimensional simulation, virtual visualization, and so on. According to the design drawings of the Hefei Jinzhai Road Viaduct South Extension fabricated bridge project, some BIM models are established. For this purpose, the project management system inputs BIM information, completes the connection between the main information of system components and BIM model, explores the web display and query function of simulating BIM, and improves the system engineering attribute and informatization degree.Since the BIM model does not involve the whole line of fabricated bridge of Jinzhai Road Viaduct South Extension in Hefei and only provides basic information data for the web display function of the BIM model, the professional requirements, rendering requirements, and accuracy requirements of the model are low. In addition, in the BIM model collision detection phase, Bentley series MicroStation and navigator do not support interconnection and interaction temporarily. In Autodesk series, the collision point can be accurately located in Revit through NavisWorks, even if the BIM model is modified. Therefore, the prefabricated bridge project of Jinzhai Road Viaduct South Extension in Hefei adopts Autodesk Revit and Autodesk NavisWorks: (1) Autodesk Revit software conforms to BIM parameterization characteristics, and the established design scheme can be realized by adjusting parameters within and between model elements. At the same time, parameterization also provides a more convenient means for subsequent project change and coordination; part of the parameterization is automatically provided by the software, such as the general dimensions of structural members such as columns, cover beams, and box beams. Of course, the parameters can also be defined according to the needs of the project, such as self-built family and self-built elevation grid. In fact, elements in Revit are also called families, which are the basic units that make up the BIM model. Revit provides three types of elements for projects: model elements (such as columns, cover beams, and box beams), datum elements (such as levels and grids), and view specific elements (such as dimensions). The family contains the geometric definition of the element and the parameters used by the element. Each instance of the element is defined and controlled by the family, and the model is adjusted through type properties and instance properties. (2) Autodesk NavisWorks software can integrate the BIM model, digital prototype, and even other design data to form an integrated project model and use comprehensive planning, cost, animation, and visualization functions to help show design intent and simulate construction. Among them, NavisWorks manage can be used to check the physical collision and gap collision of the model and find “errors, omissions, collisions, and defects” hidden in the design stage. The “identification,” “hiding,” and “quick features” are in NavisWorks. It also supports 4D and 5D simulation, coordination, analysis, and communication, which can realize the combination of project model and project progress and dynamically adjust the project construction management scheme in the early and medium term of project entity construction. Therefore, the detail can be seen in Figure11 for the construction and optimization process of the prefabricated bridge BIM model.Figure 11
BIM model design flow chart of the Hefei Jinzhai Road Viaduct South Extension fabricated bridge project.


## 7. Conclusion

With the continuous increase in the rate of urban construction and renewal in China, fabricated bridges are playing an increasingly important role in infrastructure construction. At present, the prefabricated bridge project has not yet formed a scale, and the industry has not explored the industrialization of bridges in depth. It is necessary to use the integration policy of the two as an opportunity to promote the impact of cloud computing, Internet of Things, BIM, and other information technologies on the construction of prefabricated bridge projects. In addition, the cloud platform-based prefabricated bridge project management system must develop more application points based on big data, such as analyzing the dynamic relationship between the assembly rate and the project cost and collecting the key indicators of green construction and management. In short, there are still many shortcomings in this system. It requires continuous optimization and upgrading of “standard+technology” interaction to achieve the goal of supporting green construction, smart construction, and lean construction of prefabricated bridges and explore and form an effective path for intelligent road construction in the engineering field.



---

*Source: 2664984-2022-01-28.xml*