Construction method for carrying out a construction project involving the production of several foundation elements on a construction site by means of at least one construction apparatus , wherein - based on information on starting conditions, in particular on the ground composition, and the at least one construction apparatus as well as specifications (S) for the construction project with the foundation elements to be produced a method sequence with determination of manufacturing parameters (M) for each foundation element to be produced is defined in a computer unit , - wherein on the basis of the defined method sequence with the defined manufacturing parameters (M) the production of at least one foundation element is started, - wherein during the method sequence actual data are recorded when producing the foundation elements and supplied to the computer unit , - wherein the computer unit compares the recorded actual data with target data for the defined method sequence and - wherein in the case of a relevant deviation of the actual data from the target data a changed method sequence with changed manufacturing parameters (M) and/or new target data for the foundation elements still to be produced is ascertained by the computer unit and forwarded to the at least one construction apparatus , characterized in that by the computer unit at least a manufacturing time of one or several foundation elements is recorded as actual data and based on these recorded actual data a time period to be expected for individual or all foundation elements still to be produced is ascertained, and in that the time period to be expected is compared with the target data for manufacturing time and/or a manufacturing date. - based on information on starting conditions, in particular on the ground composition, and the at least one construction apparatus as well as specifications (S) for the construction project with the foundation elements to be produced a method sequence with determination of manufacturing parameters (M) for each foundation element to be produced is defined in a computer unit , - wherein on the basis of the defined method sequence with the defined manufacturing parameters (M) the production of at least one foundation element is started, - wherein during the method sequence actual data are recorded when producing the foundation elements and supplied to the computer unit , - wherein the computer unit compares the recorded actual data with target data for the defined method sequence and - wherein in the case of a relevant deviation of the actual data from the target data a changed method sequence with changed manufacturing parameters (M) and/or new target data for the foundation elements still to be produced is ascertained by the computer unit and forwarded to the at least one construction apparatus , by the computer unit at least a manufacturing time of one or several foundation elements is recorded as actual data and based on these recorded actual data a time period to be expected for individual or all foundation elements still to be produced is ascertained, and in that the time period to be expected is compared with the target data for manufacturing time and/or a manufacturing date. <EOS>