App: Gantt Chart Project
Developer: Global Executive Consultants (Shanghai) Ltd
Genres: Productivity, Utilities

Gantt Chart Project Management  is accompanied by a tasks table, thus there is a possibility to edit tasks in the chart as well as in the tasks table. 

Gantt Chart Project Management is a classic project management tool used by most professional project managers. We have put significant amount of our efforts into usability and functionality of the Gantt Chart to ease project managers work. 



CORE FEATURES & FUNCTIONALITIES 

PLANNING
- Project Scheduling: select how you schedule the project – from a Start Date or from a Finish Date
- WBS (Work Breakdown Structure): organize the hierarchy of project tasks using WBS approach
- Critical Path: automatically calculates a Critical Path as you change tasks in the project
- Task Editing: edit tasks in a Task Table, a Gantt Chart or in a Task Inspector
- Calendars: you can define any number of Custom Calendars with custom working hours and calendar exceptions
- Calendars: choose between Task or Resource Calendars to be used for scheduling 
- Task Constraints: use a wide range of task constrains (ASAP, ALAP, start no earlier than, etc.)
- Task types: use three tasks types: Fixed Units, Fixed Duration & Fixed Work
- Task Links: supports four types of task links: finish-to-start (FS), finish-to-finish (FF), start-to-finish (SF) and start-to-start (SS)

PROGRESS TRACKING
- Duration & Work: track project progress by using Actual and Remaining values of task Duration and task Work
- % Complete: track progress by % Duration Complete or by % Work Complete
- Actual Dates: use task Actual Start and Finish Dates to manage project schedule

RESOURCE MANAGEMENT
- Resource Types: two types of resources - People&Equipment and Materials
- Resource Calendars: use custom calendars for individual project resources
- Limit Resources: use Available Units to limit resource availability in the project
- Groups: organize project resources into Groups
- Resource Tracking: track Actual and Remaining Costs or Work for project resources

COST MANAGEMENT
- Rates: uses Standard and Overtime Rates of resources to calculate project costs
- Cost Calculation: calculates costs of Tasks, Resources, Assignments and whole Project
- Cost Accrual: use three cost accrual types: At Start, Prorated and At End
- Task Costs: you can assign additional Fixed Costs to each task

SHARING
- Import: MS Project XML files 
- Export: XML and PDF files via Email.

Release notes: