Mass Transit: Status of New Starts Program and Potential for Bus Rapid Transit Projects
Released: 2002-06-20T00:00:00

Letter

Background

To obtain a full funding grant agreement, a project must first progress through a local or regional review of alternatives, develop preliminary engineering plans, and obtain FTA’s approval for final design. TEA-21 requires that FTA evaluate projects against “project justification” and “local financial commitment” criteria contained in the act (see fig. 1). FTA assesses the project justification and technical merits of a project proposal by reviewing the project’s mobility improvements, environmental benefits, cost-effectiveness, and operating efficiencies. In assessing a project’s local financial commitment, FTA assesses the project’s finance plan for evidence of stable and dependable financing sources to construct, maintain, and operate the proposed system or extension.

Although FTA’s evaluation requirements existed prior to TEA-21, the act requires FTA to (1) develop a rating for each criterion as well as an overall rating of “highly recommended,” “recommended,” or “not recommended” and use these evaluations and ratings in approving projects’ advancement toward obtaining grant agreements; and (2) issue regulations on the evaluation and rating process. TEA-21 also directs FTA to use these evaluations and ratings to decide which projects to recommend to the Congress for funding in a report due each February. These funding recommendations are also reflected in DOT’s annual budget proposal. In the annual appropriations act for DOT, the Congress specifies the amounts of funding for individual New Starts projects.

Historically, federal capital funding for transit systems, including the New Starts program, has largely supported rail systems. Under TEA-21 the FTA Capital Program has been split 40 percent/40 percent/20 percent among New Starts, Rail Modernization, and Bus Capital grants. Although fixed- guideway bus projects are eligible under the New Starts program, relatively few bus-related projects are now being funded under this program.

Status of the New Starts Program

Although FTA has been faced with an impending transit budget crunch for several years, the agency is likely to end the TEA-21 authorization period with about $310 million in unused commitment authority if its proposed fiscal year 2003 budget is enacted. This will occur for several reasons. First, in fiscal year 2001, the Congress substantially increased FTA’s authority to commit future federal funding (referred to as contingent commitment authority). This allowed FTA to make an additional $500 million in future funding commitments. Without this action, FTA would have had insufficient commitment authority to fund all of the projects ready for a grant agreement. Second, to preserve commitment authority for future projects, FTA did not request any funding for preliminary engineering activities in the fiscal year 2002 and 2003 budget proposals. According to FTA, it had provided an average of $150 million a year for fiscal years 1998 through 2001 for projects’ preliminary engineering activities. Third, FTA took the following actions that had the effect of slowing the commitment of funds or making funds available for reallocation: FTA tightened its review of projects’ readiness and technical capacity. As a result, FTA recommended fewer projects for funding than expected for fiscal years 2002 and 2003. For example, only 2 of the 14 projects that FTA officials estimated last year would be ready for grant agreements are being proposed for funding commitments in fiscal year 2003.

FTA increased its available commitment authority by $157 million by releasing amounts associated with a project in Los Angeles for which the federal funding commitment had been withdrawn.

Although the New Starts program will likely have unused commitment authority through fiscal year 2003, the carry-over commitments from existing grant agreements that will need to be funded during the next authorization period are substantial. FTA expects to enter the period likely covered by the next authorization (fiscal years 2004 through 2009) with over $3 billion in outstanding New Starts grant commitments. In addition, FTA has identified five projects estimated to cost $2.8 billion that will likely be ready for grant agreements in the next 2 years. If these projects receive grant agreements and the total authorization for the next program is $6.1 billion—-the level authorized under TEA-21—most of those funds will be committed early in the authorization period, leaving numerous New Starts projects in the pipeline facing bleak federal funding possibilities.

Some of the projects anticipated for the next authorization are so large they could have considerable impact on the overall New Starts program. For example, the New York Long Island Railroad East Side Access project may extend through multiple authorization periods. The current cost estimate for the East Side Access project is $4.4 billion, including a requested $2.2 billion in New Starts funds. By way of comparison, the East Side Access project would require about three times the total and three times the federal funding of the Bay Area Rapid Transit District Airport Extension project, which at about $1.5 billion was one of the largest projects under TEA-21.

In order to manage the increasing demand for New Starts funding, several proposals have been made to limit the amount of New Starts funds that could be applied to a project, allowing more projects to receive funding. For instance, the President’s fiscal year 2002 budget recommended that federal New Starts funding be limited to 50 percent of project costs starting in fiscal year 2004. (Currently, New Starts funding—and all federal funding—is capped at 80 percent.) A 50 percent New Starts cap would, in part, reflect a pattern that has emerged in the program. Currently, few projects are asking for the maximum 80 percent federal New Starts share, and many have already significantly increased the local share in order to be competitive under the New Starts program. In the last 10 years, the New Starts share for projects with grant agreements has been averaging about 50 percent. In April 2002, we estimated that a 50 percent cap on the New Starts share for projects with signed full funding grant agreements would have reduced the federal commitments to these projects by $650 million. Federal highway funds such as Congestion Mitigation and Air Quality funds can still be used to bring the total federal funding up to 80 percent. However, because federal highway funds are controlled by the states, using these funds for transit projects necessarily requires state- transit district cooperation. The potential effect of changing the federal share is not known. Whether a larger local match for transit projects could discourage local planners from supporting transit is unknown, but local planners have expressed this concern. According to transit officials, some projects could accommodate a higher local match, but others would have to be modified, or even terminated. Another possibility is that transit agencies may look more aggressively for ways to contain project costs or search for lower cost transit options.

Bus Rapid Transit Shows Promise as a Means for Expanding Transit at a Lower Capital Cost

With demand high for New Starts funds, a greater emphasis on lower cost options may help expand the benefits of federal funding for mass transit; Bus Rapid Transit shows promise in this area. Bus Rapid Transit involves coordinated improvements in a transit system’s infrastructure, equipment, operations, and technology that give preferential treatment to buses on urban roadways. Bus Rapid Transit is not a single type of transit system; rather, it encompasses a variety of approaches, including 1) using buses on exclusive busways; or 2) buses sharing HOV lanes with other vehicles; and 3) improving bus service on city arterial streets. Busways—special roadways designed for the exclusive use of buses—can be totally separate roadways or operate within highway rights-of-way separated from other traffic by barriers. Buses on HOV-lanes operate on limited-access highways designed for long-distance commuters. Bus Rapid Transit on Busways or HOV lanes is sometimes characterized by the addition of extensive park and ride facilities along with entrance and exit access for these lanes. Bus Rapid Transit systems using arterial streets may include lanes reserved for the exclusive use of buses and street enhancements that speed buses and improve service. During the review of Bus Rapid Transit systems that we completed last year, we found at least 17 cities in the United States were planning to incorporate aspects of Bus Rapid Transit into their operations.

FTA has begun to support the Bus Rapid Transit concept and expand awareness of new ways to design and operate high capacity Bus Rapid Transit systems as an alternative to building Light Rail systems. Because Light Rail systems operate in both exclusive and shared right-of-way environments, the limits on their length and the frequency of service are stricter than heavy rail systems. Light Rail systems have gained popularity as a lower-cost option to heavy rail systems, and since 1980, Light Rail systems have opened in 13 cities.

Our September 2001 report showed that all three types of Bus Rapid Transit systems generally had lower capital costs than Light Rail systems. On a per mile basis, the Bus Rapid Transit projects that we reviewed cost less on average to build than the Light Rail projects, on a per mile basis. We examined 20 Bus Rapid Transit lines and 18 Light Rail lines and found Bus Rapid Transit capital costs averaged $13.5 million per mile for busways, $9.0 million per mile for buses on HOV lanes, and $680,000 per mile for buses on city streets, when adjusted to 2000 dollars. For the 18 Light Rail lines, capital costs averaged about $34.8 million per mile, ranging from $12.4 million to $118.8 million per mile, when adjusted to 2000 dollars. On a capital cost per mile basis, the three different types of Bus Rapid Transit systems have average capital costs that are 39 percent, 26 percent, and 2 percent of the average cost of the Light Rail systems we reviewed.

The higher capital costs per mile for Light Rail systems are attributable to several factors. First, the Light Rail systems contain elements not required in the Bus Rapid Transit systems, such as train signal, communications, and electrical power systems with overhead wires to deliver power to trains. Light Rail also requires additional materials needed for the guideway—rail, ties, and track ballast. In addition, if a Light Rail maintenance facility does not exist, one must be built and equipped. Finally, Light Rail vehicles, while having higher carrying capacity than most buses, also cost more—about $2.5 million each. In contrast, according to transit industry consultants, a typical 40-foot transit bus costs about $283,000, and a higher-capacity bus costs about $420,000. However, buses that incorporate newer technologies for low emissions or that run on more than one fuel can cost more than $1 million each.

We also analyzed operating costs for six cities that operated both Light Rail and some form of Bus Rapid Transit service. Whether Bus Rapid Transit or Light Rail had lower operating costs varied considerably from city to city and depended on what cost measure was used. In general, we did not find a systematic advantage for one mode over the other on operating costs.

The performance of the Bus Rapid Transit and Light Rail systems can be comparable. For example, in the six cities we reviewed that had both types of service, Bus Rapid Transit generally operated at higher speeds. In addition, the capacity of Bus Rapid Transit systems can be substantial; we did not see Light Rail having a significant capacity advantage over Bus Rapid Transit. For example, the highest ridership we found on a Light Rail line was on the Los Angeles Blue Line, with 57,000 riders per day. The highest Bus Rapid Transit ridership was also in Los Angeles on the Wilshire-Whittier line, with 56,000 riders per day. Most Light Rail lines in the United States carry about half the Los Angeles Blue Line ridership.

Bus Rapid Transit and Light Rail each have a variety of other advantages and disadvantages. Bus Rapid Transit generally has the advantages of (1) being more flexible than Light Rail, (2) being able to phase-in service rather than having to wait for an entire system to be built, and (3) being used as an interim system until Light Rail is built. Light Rail has advantages, according to transit officials, associated with increased economic development and improved community image, which they believe justify higher capital costs. However, building a Light Rail system can have a tendency to provide a bias toward building additional rail lines in the future.

Transit operators with experience in Bus Rapid Transit systems told us that one of the challenges faced by Bus Rapid Transit is the negative stigma potential riders attach to buses. Officials from FTA, academia, and private consulting firms also stated that bus service has a negative image, particularly when compared with rail service. Communities may prefer Light Rail systems in part because the public sees rail as faster, quieter, and less polluting than bus service, even though Bus Rapid Transit is designed to overcome those problems. FTA officials said that the poor image of buses was probably the result of a history of slow bus service due to congested streets, slow boarding and fare collection, and traffic lights. FTA believes that this negative image can be improved over time through bus service that incorporates Bus Rapid Transit features.

Barriers to More Extensive Use of Bus Rapid Transit

A number of barriers exist to funding improved bus systems such as Bus Rapid Transit. First, an extensive pipeline of projects already exists for the New Starts Program. Bus Rapid Transit is a relatively new concept, and many potential projects have not reached the point of being ready for funding consideration because many other rail projects are further along in development. As of March 2002, only 1 of the 29 New Starts projects with existing, pending or proposed grant agreements uses Bus Rapid Transit, and 1 of the 5 other projects near approval plans to use Bus Rapid Transit. Some Bus Rapid Transit projects do not fit the exclusive right-of- way requirements of the New Starts Program and thus would not be eligible for funding consideration. FTA also administers a Bus Capital Program with half the funding level of the New Starts Program; however, the existing Bus Capital Program is made up of small grants to a large number of recipients, which limits the program’s usefulness for funding major projects. Although FTA is encouraging Bus Rapid Transit through a Demonstration Program, this program does not provide funding for construction but rather focuses on obtaining and sharing information on projects being pursued by local transit agencies. Eleven Bus Rapid Transit projects are associated with this demonstration program.