Space Shuttle: Status of NASA's Efforts to Address Workforce Issues Related to the Space Shuttle's Retirement
Released: 2005-05-18T00:00:00

Letter

Background

On January 14, 2004, the President articulated a new vision for space exploration for NASA. Part of the Vision includes the goal of retiring the space shuttle following completion of the International Space Station (ISS), planned for the end of the decade. In addition, NASA plans to begin developing a new manned exploration vehicle, or CEV, to replace the space shuttle and return humans to the moon as early as 2015, but no later than 2020, in preparation for more ambitious future missions. As this Subcommittee is aware, NASA’s Administrator has recently expressed his desire to accelerate the CEV development to eliminate the gap between the end of the Space Shuttle Program, currently scheduled for 2010, and the first manned operational flight of the CEV, currently scheduled for 2014. If the CEV development cannot be accelerated, NASA will not be able to launch astronauts into space for several years and will likely have to rely on Russia for transportation to and from the ISS. A 1996 “Balance Agreement” between NASA and the Russian space agency, obligated Russia to provide 11 Soyuz spacecraft for crew rotation of U.S. and Russia crews. After April 2006, this agreement will be fulfilled and Russia no longer must allocate any of the seats on its Soyuzes for U.S. astronauts. Russian officials have indicated that they will no longer provide crew return services to NASA at no cost at that time. However, NASA may face challenges to compensating Russia for seats on its Soyuzes after the agreement is fulfilled due to restrictions in the Iran Nonproliferation Act.

The space shuttle, NASA’s largest individual program, is an essential element of NASA’s ability to implement the Vision because it is the only launch system presently capable of transporting the remaining components necessary to complete assembly of the ISS. NASA projects that it will need to conduct an estimated 28 flights over the next 5 to 6 years to complete assembly of and provide logistical support to the ISS. However, NASA is currently examining alternative ISS configurations to meet the goals of the Vision and satisfy NASA’s international partners, while requiring as few space shuttle flights as possible to complete assembly.

Prior to retiring the space shuttle, NASA will need to first return the space shuttle safely to flight and execute whatever number of remaining missions are needed to complete assembly of and provide support for the ISS. At the same time, NASA will begin the process of closing out or transitioning its space shuttle assets that are no longer needed to support the program —such as its workforce, hardware, and facilities—to other NASA programs. The process of closing out or transitioning the program’s assets will extend well beyond the space shuttle’s final flight (see fig. 1).

The planning window for the first flight is July 13 through July 31, 2005.

Retiring the space shuttle and, in the larger context, implementing the Vision, will require that the Space Shuttle Program rely on its most important asset—its workforce. The space shuttle workforce consists of about 2,000 civil service and 15,600 contractor personnel, including a large number of engineers and scientists. While each of the NASA centers support the Space Shuttle Program to some degree, the vast majority of this workforce is located at three of NASA’s Space Operations Centers: Johnson Space Center, Kennedy Space Center, and Marshall Space Flight Center. Data provided by NASA shows that approximately one quarter of the workforce at its Space Operations centers is 51 years or older and about 33 percent will be eligible for retirement by fiscal year 2012.

The space shuttle workforce and NASA’s human capital management have been the subject of many GAO and other reviews in the past that have highlighted various challenges to maintaining NASA’s science and engineering workforce. In addition, over the past few years, GAO and others in the federal government have underscored the importance of human capital management and strategic workforce planning. In response to an increased governmentwide focus on strategic human capital management, NASA has taken several steps to improve its human capital management. These include steps such as devising an agencywide strategic human capital plan, developing workforce analysis tools to assist in identifying critical skills needs, and requesting and receiving additional human capital flexibilities.

Progress toward Developing a Strategy to Sustain the Space Shuttle Workforce Is Limited

NASA has made only limited progress toward developing a detailed long- term strategy for sustaining its workforce through the space shuttle’s retirement. While NASA recognizes the importance of having in place a strategy for sustaining a critically skilled workforce to support space shuttle operations, it has only taken preliminary steps to do so. For example, the program identified lessons-learned from the retirement of programs comparable to the space shuttle, such as the Air Force Titan IV Rocket Program. Among other things, the lessons learned reports highlight the practices used by other programs when making personnel decisions, such as the importance of developing transition strategies and early retention planning.

Other efforts have been initiated or are planned; examples include the following: contracted with the National Academy of Public Administration to assist it in planning for the space shuttle’s retirement and transitioning to future programs and began devising an acquisition strategy for updating propulsion system prime contracts at MSFC to take into account the Vision’s goal of retiring the space shuttle following completion of the ISS.

NASA’s prime contractor for space shuttle operations, USA, has also taken some preliminary steps, but its progress with these efforts depends on NASA making decisions that impact contractor requirements through the remainder of the program. For example, USA has begun to define its critical skills needs to continue supporting the Space Shuttle Program, devised a communication plan, contracted with a human capital consulting firm to conduct a comprehensive study of its workforce; and continued to monitor indicators of employee morale and workforce stability. Contractor officials said that further efforts to prepare for the space shuttle’s retirement and its impact on their workforce are on hold until NASA first makes decisions that impact the space shuttle’s remaining number of flights and thus the time frames for retiring the program and transitioning its assets.

The Potential Impact of Workforce Problems and Other Challenges the Space Shuttle Program Faces Highlight the Need for Workforce Planning

Making progress toward developing a detailed strategy for sustaining a critically skilled space shuttle workforce through the program’s retirement is important given the impact that workforce problems could have on NASA-wide goals. According to NASA officials, if the Space Shuttle Program faces difficulties in sustaining the necessary workforce, NASA- wide goals, such as implementing the Vision and proceeding with space exploration activities, could be impacted. For example, workforce problems could lead to a delay in flight certification for the space shuttle, which could result in a delay to the program’s overall flight schedule, thus compromising the goal of completing assembly of the ISS by 2010. In addition, officials said that space exploration activities could slip as much as 1 year for each year that the space shuttle’s operations are extended because NASA’s progress with these activities relies on funding and assets that are expected to be transferred from the Space Shuttle Program to other NASA programs.

NASA officials told us they expect to face various challenges in sustaining the critically skilled space shuttle workforce. These challenges include the following: Retaining the current workforce. Because many in the current workforce will want to participate in or will be needed to support future phases of implementing the Vision, it may be difficult to retain them in the Space Shuttle Program. In addition, it may be difficult to provide certain employees with a transition path from the Space Shuttle Program to future programs following retirement.

Impact on the prime contractor for space shuttle operations. Because USA was established specifically to perform ground and flight operations for the Space Shuttle Program, its future following the space shuttle’s retirement is uncertain. Contractor officials stated that a lack of long-term job security would cause difficulties in recruiting and retaining employees to continue supporting the space shuttle as it nears retirement. In addition, steps that the contractor may have to take to retain its workforce, such as paying retention bonuses, are likely to require funding above normal levels.

Governmentwide budgetary constraints. Throughout the process of retiring the space shuttle, NASA, like other federal agencies, will have to contend with urgent challenges facing the federal budget that will put pressure on discretionary spending—such as investments in space programs—and require NASA to do more with fewer resources.

Several Factors Have Impeded Workforce Planning Efforts

While the Space Shuttle Program is still in the early stages of planning for the program’s retirement, its development of a detailed long-term strategy to sustain its future workforce is being hampered by several factors: Near-term focus on returning the space shuttle to flight. Since the Space Shuttle Columbia accident, the program has been focused on its near-term goal of returning the space shuttle safely to flight. While this focus is understandable given the importance of the space shuttle’s role in completing assembly of the ISS, it has led to the delay of efforts to determine future workforce needs.

Uncertainties with respect to implementing the Vision. While the Vision has provided the Space Shuttle Program with the goal of retiring the program by 2010 upon completion of the ISS, the program lacks well-defined objectives or goals on which to base its workforce planning efforts. For example, NASA has not yet determined the final configuration of the ISS, the final number of flights for the space shuttle, how ISS operations will be supported after the space shuttle is retired, or the type of vehicle that will be used for space exploration. These determinations are important because they impact decisions about the transition of space shuttle assets. Lacking this information, NASA officials have said that their ability to progress with detailed long-term workforce planning is limited.

Despite Uncertainties, NASA Could Follow a Strategic Human Capital Management Approach

Despite these uncertainties, the Space Shuttle Program could follow a strategic human capital management approach to plan for sustaining its critically skilled workforce. Studies by several organizations, including GAO, have shown that successful organizations in both the public and private sectors follow a strategic human capital management approach, even when faced with an uncertain future environment.

In our March 2005 report, we made recommendations aimed at better positioning NASA to sustain a critically skilled space shuttle workforce through retirement. In particular, we recommended that the agency begin identifying the Space Shuttle Program’s future workforce needs based upon various future scenarios the program could face. Scenario planning can allow the agency to progress with workforce planning, even when faced with uncertainties such as those surrounding the final number of space shuttle flights, the final configuration of the ISS and the vehicle that will be developed for exploration. The program can use the information provided by scenario planning to develop strategies for meeting the needs of its potential future scenarios. NASA concurred with our recommendation, and NASA’s Assistant Associate Administrator for the Space Shuttle program is leading an effort to address the recommendation.

Since we issued our report and made our recommendation, NASA has taken action and publicly recognized that human capital management and critical skills retention will be a major challenge for the agency as it moves toward retiring the space shuttle. This recognition was most apparent at NASA’s Integrated Space Operations Summit held in March 2005. As part of the Summit process, NASA instituted panel teams to examine the Space Shuttle Program’s mission execution and transition needs from various perspectives and make recommendations aimed at ensuring that the program will execute its remaining missions safely as it transitions to supporting emerging exploration mission needs. The reports that resulted from these examinations are closely linked by a common theme—the importance of human capital management and critical skills retention to ensure success. In their reports, the panel teams highlighted similar challenges to those that we highlighted in our report. The panels made various recommendations to the Space Flight Leadership Council on steps that the program should take now to address human capital concerns. These recommendations included developing and implementing a critical skills retention plan, developing a communication plan to ensure the workforce is informed, and developing a detailed budget that includes funding for human capital retention and reductions, as well as establishing an agencywide team to integrate human capital planning efforts.

Conclusions

There is no question that NASA faces a challenging time ahead. Key decisions have to be made regarding final configuration and support of the ISS, the number of shuttle flights needed for those tasks, and the timing for development of future programs, such as the CEV—all in a constrained funding environment. In addition, any schedule slip in the completion of the construction of the ISS or in the CEV falling short of its accelerated initial availability (as soon as possible after space shuttle retirement) may extend the time the space shuttle is needed. But whatever decisions are made and courses of action taken, the need for sustaining a critically skilled workforce is paramount to the success of these programs. Despite a limited focus on human capital management in the past, NASA now acknowledges that it faces significant challenges in sustaining a critically skilled workforce and has taken steps to address these issues. We are encouraged by these actions and the fact that human capital management and critical skills retention was given such prominent attention throughout the recent Integrated Space Operations Summit process. The fact that our findings and conclusions were echoed by the panel teams established to support the Integrated Space Operations Summit is a persuasive reason for NASA leadership to begin addressing these human capital issues early and aggressively.

Madam Chairman, this concludes my prepared statement. I would be pleased to respond to any questions that you or other Members of the Subcommittee may have.

Contacts and Acknowledgments

For further information regarding this testimony, please contact Allen Li at (202) 512-4841 or lia@gao.gov. Individuals making key contributions to this testimony included Alison Heafitz, Jim Morrison, Shelby S. Oakley, Karen Sloan, and T.J Thomson.

This is a work of the U.S. government and is not subject to copyright protection in the United States. It may be reproduced and distributed in its entirety without further permission from GAO. However, because this work may contain copyrighted images or other material, permission from the copyright holder may be necessary if you wish to reproduce this material separately.