Data Center Consolidation: Agencies Making Progress on Efforts, but Inventories and Plans Need to Be Completed
Published: 2012-07-19T00:00:00

Fast Facts:

Highlights:
section_title: Why GAO Did This Study
paragraphs: In 2010, as focal point for information technology management across the government, OMBs Federal Chief Information Officer launched the Federal Data Center Consolidation Initiativean effort to consolidate the growing number of federal data centers. In July 2011, GAO evaluated 24 agencies progress on this effort and reported that most agencies had not yet completed data center inventories or consolidation plans and recommended that they do so.
In this subsequent review, GAO was asked to (1) evaluate the extent to which the 24 agencies updated and verified their data center inventories and plans, (2) evaluate the extent to which selected agencies have adequately completed key elements of their consolidation plans, and (3) identify agencies notable consolidation successes and challenges. To address these objectives, GAO assessed the completeness of agency inventories and plans, analyzed the schedule and cost estimates of 5 agencies previously reported to have completed one or both estimates, and interviewed officials from all 24 agencies about their consolidation successes and challenges.
section_title: What GAO Found
paragraphs: As of the most recent agency data submitted in September 2011, 24 agencies identified almost 2,900 total centers, established plans to close 1,186 of them by 2015, and estimated they would realize over $2.4 billion in cost savings in doing so. However, while the Office of Management and Budget (OMB) required agencies to complete missing elements in their data center inventories and plans by the end of September 2011, only 3 agencies submitted complete inventories and only 1 agency submitted a complete plan. For example, in their inventories, 17 agencies do not provide full information on their information technology facilities and energy usage, and 8 provide only partial information on their servers. Further, in their consolidation plans, 13 agencies do not provide a full master program schedule and 21 agencies do not fully report their expected cost savings. Officials from several agencies reported that some of this information was unavailable at certain facilities or that the information was still being developed. In a prior report, GAO recommended that agencies complete the missing elements from their inventories and plans. Until these inventories and plans are complete, agencies will continue to be at risk of not realizing anticipated savings, improved infrastructure utilization, or energy efficiency.
OMB requires a master program schedule and a cost-benefit analysis (a type of cost estimate) as key requirements of agencies consolidation plans, but none of the five agencies GAO reviewed had a schedule or cost estimate that was fully consistent with the four selected attributes of a properly sequenced schedule (such as having identified dependencies), or the four characteristics that form the basis of a reliable cost estimate (such as being comprehensive and well-documented). For example, the Departments of Interior and Transportation did not have schedules and the Department of Agricultures schedule was consistent with three of four attributes. Additionally, cost estimates for the Departments of Homeland Security and Veterans Affairs were partially consistent with the four cost characteristics. In the absence of reliable schedules and estimates, these agencies are at risk of experiencing cost overruns, missed deadlines, and performance shortfalls. OMB has established a standardized cost model to aid agencies in their consolidation planning efforts, but use of the model is voluntary.
Many federal agencies reported consolidation successes. Notably, 20 agencies identified 34 areas of success, although only 3 of those areas were reported by more than 1 agency. The two most-reported successes were focusing on the benefits of key technologies and the benefits of working with other agencies and components to identify consolidation opportunities. However, agencies have continued to report a number of the same challenges that GAO first described in 2011, while other challenges are evolving. For example, 15 agencies reported continued issues with obtaining power usage information and 9 agencies reported that their organization continued to struggle with acquiring the funding required for consolidation. However, other challenges appear to be less prevalent, including challenges in identifying consolidation cost savings and meeting OMBs deadlines. Overall, 25 challenges that were reported in 2011 were no longer reported in 2012. In light of these successes and challenges, it is important for OMB to continue to provide leadership and guidance, such asas GAO previously recommendedusing the consolidation task force to monitor agencies consolidation efforts.
section_title: What GAO Recommends
paragraphs: OMBs Federal Chief Information Officer should ensure that agencies use a standardized cost model to improve consolidation planning, and the 5 selected agencies should implement recognized best practices when establishing schedules and cost estimates for their consolidation efforts. OMB and 3 agencies agreed with, and 2 did not agree or disagree with, GAOs recommendations.

section_title: Letter
paragraphs: The federal government’s demand for information technology (IT) is ever  increasing. In recent years, as federal agencies modernized their  operations, put more of their services online, and increased their  information security profiles, they have demanded more computing power  and data storage resources. Over time, this increasing demand has led to  a dramatic rise in the number of federal data centers and a corresponding  increase in operational costs. The Office of Management and Budget’s  (OMB) Federal Chief Information Officer (CIO) has recognized the  significance of this increase and in 2010, launched the Federal Data  Center Consolidation Initiative (FDCCI), a governmentwide effort to  consolidate data centers. In July 2011, we reported on 24 participating  departments’ and agencies’ (agencies) progress on this effort, noting that  most agencies had not yet completed the data center inventories or  consolidation plans needed to implement their consolidation initiatives.  We recommended agencies take steps to complete the missing elements  from their inventories and plans.
Given the importance of the consolidation initiative, this report responds  to your request that we review the federal government’s ongoing efforts to  consolidate data centers. Specifically, our objectives were to (1) evaluate  the extent to which agencies have updated and verified their data center  inventories and consolidation plans; (2) evaluate the extent to which  selected agencies have adequately completed key elements of their  consolidation plans; and (3) identify agencies’ notable consolidation  successes and challenges.
To address our objectives, we once again assessed the 24 agencies that  were identified by OMB and the Federal CIO to be included in the FDCCI  initiative. We reviewed the 24 agencies’ most recent data center  inventories and consolidation plans and assessed their completeness  against key elements required by OMB. We selected 5 agencies that had  previously reported completing cost and/or schedule estimates and  compared these agencies’ program scheduling and cost estimating  documentation to best practices in program scheduling and cost  estimating. Finally, we reviewed all 24 agencies’ documentation and  interviewed agency officials to determine what consolidation successes  have been realized and what challenges continue to be faced.
We conducted this performance audit from September 2011 to July 2012  in accordance with generally accepted government auditing standards.  Those standards require that we plan and perform the audit to obtain  sufficient, appropriate evidence to provide a reasonable basis for our  findings and conclusions based on our audit objectives. We believe that  the evidence obtained provides a reasonable basis for our findings and  conclusions based on our audit objectives. Appendix I contains further  details about our objectives, scope, and methodology.
subsections: section_title: Background
paragraphs: While the term “data center” can be used to describe any room used for  the purpose of processing or storing data, as defined by OMB in 2010, a  data center was a room greater than 500 square feet, used for processing  or storing data, and which met stringent availability requirements. Other  facilities were classified as “server rooms,” which were typically less than  500 square feet and “server closets,” which were typically less than 200  square feet.
Several factors led OMB to urge agencies to consolidate federal data  centers. According to OMB, the federal government had 432 data centers  in 1998; more than 1,100 in 2009; and 2,094 in July 2010. Operating such  a large number of centers places costly demands on the government.  While the total annual federal spending associated with data centers has  not yet been determined, OMB has found that operating data centers is a  significant cost to the federal government, including hardware, software,  real estate, and cooling costs. For example, according to the  Environmental Protection Agency (EPA), the electricity cost to operate  federal servers and data centers across the government is about $450  million annually. According to the Department of Energy (Energy), data  center spaces can consume 100 to 200 times as much electricity as  standard office spaces. Reported server utilization rates as low as 5  percent and limited reuse of these data centers within or across agencies  lends further credence to the need to restructure federal data center  operations to improve efficiency and reduce costs. In 2010, the Federal  CIO reported that operating and maintaining such redundant  infrastructure investments was costly, inefficient, and unsustainable.
subsections: section_title: OMB and the Federal CIO Established the Federal Data Center Consolidation Initiative
paragraphs: Concerned about the size of the federal data center inventory and the  potential to improve the efficiency, performance, and environmental  footprint of federal data center activities, in February 2010 OMB, under  the direction of the Federal CIO, announced FDCCI. This initiative’s four  high-level goals are to promote the use of “green IT” by reducing the overall energy and real  estate footprint of government data centers;  reduce the cost of data center hardware, software, and operations;  increase the overall IT security posture of the government; and  shift IT investments to more efficient computing platforms and  technologies.
As part of FDCCI, OMB required 24 departments and agencies that  participate on the Chief Information Officers Council (see table 1) to  submit a series of documents that ultimately resulted in a data center  consolidation plan.
In addition to an initial data center inventory and preliminary consolidation  plan, the departments and agencies were to provide the following:
An asset inventory baseline, which was to contain more detailed  information and serve as the foundation for developing the final data  center consolidation plans. The final inventory was also to identify the  consolidation approach to be taken for each data center.
A data center consolidation plan, which was to be incorporated into  the agency’s fiscal year 2012 budget and was to include a technical  roadmap and approach for achieving the targets for infrastructure  utilization, energy efficiency, and cost efficiency.
In October 2010, OMB reported that all of the agencies had submitted their  plans. OMB also announced plans to monitor agencies’ consolidation  activities on an ongoing basis as part of the annual budget process.
Further, starting in fiscal year 2011, agencies were required to provide an  annual updated data center asset inventory at the end of every third  quarter and an updated consolidation plan (including any missing  elements) at the end of every fourth quarter. Agencies were further  required to provide a consolidation progress report at the end of every  quarter.
To manage the initiative, OMB designated two agency CIOs as executive  sponsors to lead the effort within the Chief Information Officers Council.
Additionally, the General Services Administration (GSA) has established  the FDCCI Program Management Office, whose role is to support OMB in  the planning, execution, management, and communication for FDCCI. In  this role, GSA collected the responses to OMB-mandated document  deliveries and reviewed the submissions for completeness and  reasonableness. GSA also sponsored three workshops on the initiative  for agencies and facilitated a peer review of the initial and final data  center consolidation plans.
section_title: With an Expanded Definition, OMB’s Reported Inventory of Federal Data Centers Has Grown
paragraphs: “…a data center is…a closet, room, floor or building for the storage, management, and  dissemination of data and information and  computer systems and  associated components, such as database, application, and storage systems and data  stores [excluding facilities exclusively devoted to communications and network  equipment (e.g., telephone exchanges and telecommunications rooms)]. A data center  generally includes redundant or backup power supplies, redundant data  communications connections, environmental controls…and special security devices  housed in leased,…owned, collocated, or stand-alone facilities.”
OMB, Implementation Guidance for the Federal Data Center Consolidation Initiative  (Washington, D.C.: Mar. 19, 2012).
section_title: OMB’s IT Reform Plan Sets Important Milestones for Data Center Consolidation
paragraphs: In December 2010, OMB published its 25-Point Implementation Plan to  Reform Federal Information Technology Management as a means of  implementing IT reform in the areas of operational efficiency and large  scale IT program management. Among the 25 initiatives, OMB has  included two goals that relate to data center consolidation:  1.  By June 2011, complete detailed implementation plans to consolidate  at least 800 data centers by 2015.  2.  By June 2012, create a governmentwide marketplace for data center  availability.
To accomplish its first goal, OMB required each FDCCI agency to identify  a senior, dedicated data center consolidation program manager. It also  launched a Data Center Consolidation Task Force comprised of the data  center consolidation program managers from each agency. OMB officials  stated that this task force is critical to driving forward on individual agency  consolidation goals and to meeting overall federal consolidation targets.  OMB has also created a publicly available dashboard for observing  agencies’ consolidation progress.
To accomplish its second goal, OMB and GSA launched a  governmentwide data center availability marketplace in June 2012. This  online marketplace is intended to match agencies that have extra  capacity with agencies with increasing demand, thereby improving the  utilization of existing facilities. The marketplace will help agencies with  available capacity promote their available data center space. Once  agencies have a clear sense of the existing capacity landscape, they can  make more informed consolidation decisions.
section_title: GAO Has Previously Reported on Federal Data Center Consolidation Efforts
paragraphs: We have previously reported on OMB’s efforts to consolidate federal data  centers. In March 2011, we reported on the status of the FDCCI and  noted that data center consolidation makes sense economically and is a  way to achieve more efficient IT operations, but that challenges exist.  For example, agencies reported facing challenges in ensuring the  accuracy of their inventories and plans, providing upfront funding for the  consolidation effort before any cost savings accrue, integrating  consolidation plans into agency budget submissions (as required by  OMB), establishing and implementing shared standards (for storage,  systems, security, etc.), overcoming cultural resistance to such major  organizational changes, and maintaining current operations during the  transition to consolidated operations. We further reported that mitigating  these and other challenges will require commitment from the agencies  and continued oversight by OMB and the Federal CIO.
In July 2011, we reported that agency consolidation plans indicate that  agencies anticipated closing about 650 data centers by fiscal year 2015  and saving about $700 million in doing so. However, we also found that  only one of the 24 agencies submitted a complete inventory and no  agency submitted complete plans. Further, OMB did not require agencies  to document the steps they took, if any, to verify the inventory data. We  noted the importance of having assurance as to the accuracy of collected  data and specifically, the need for agencies to provide OMB with  complete and accurate data and the possible negative impact of that data  being missing or incomplete. We concluded that until these inventories  and plans are complete, agencies may not be able to implement their  consolidation activities and realize expected cost savings. Moreover,  without an understanding of the validity of agencies’ consolidation data,  OMB could not be assured that agencies are providing a sound baseline  for estimating consolidation savings and measuring progress against  those goals. Accordingly, we made several recommendations to OMB,  including that the Federal CIO require that agencies, when updating their  data center inventories, state what actions have been taken to verify the  inventories and to identify any associated limitations on the data. We also  recommended that the Federal CIO require that agencies complete the  missing elements in their consolidation plans and in doing so, consider  consolidation challenges and lessons learned. We also made  recommendations to the heads of agencies to complete the information  missing from their inventories and plans.
In response to our recommendations, OMB took several actions.  Beginning in fiscal year 2011, in addition to the updated inventories due  at the end of every third fiscal quarter, agencies are required to submit an  updated consolidation plan by the end of every fourth fiscal quarter. Along  with the updated plan, agencies are required to submit a signed letter  from their CIOs, attesting to the completeness of the plan, stating what  actions were taken to verify the inventory, and noting any limitations of  inventory or plan data. The inclusion of this performance information will  continue to be important to OMB as it makes decisions on how best to  oversee the ongoing federal data center consolidations. By gathering this  understanding of the validity and limitation on agencies’ data, OMB will be  better assured that agencies are providing a sound baseline for  estimating savings and accurately reporting progress against their goals.  The extent to which agencies have completed information missing from  their inventories and plans is discussed in the following section.
More recently, in February 2012, we updated our March 2011 work and  reported that although OMB had taken steps to ensure the completion of  agencies’ consolidation plans, a preliminary analysis indicated that not all  plans were complete. Also, in April 2012, we reported on the progress  OMB and federal agencies made in implementing the IT Reform Plan,  including one action item associated with data center consolidation. We  reported that this goal was only partially completed, based on our  conclusion that not all of the agencies’ updated data center consolidation  plans included the required elements.
section_title: Agencies Updated Inventories and Plans, but Key Elements Are Still Missing
paragraphs: As discussed earlier, OMB required agencies to submit an updated data  center inventory that included information on each center and its assets  by the end of June 2011, and an updated consolidation plan that included  key information on the agencies’ consolidation approach by the end of  September 2011. OMB subsequently issued revised guidance on the  mandatory content of the data center inventories and consolidation plans,  in May 2011 and July 2011, respectively. While the revised inventory  guidance asked for different information from what was requested in  2010, it still required agencies to report on specific assets within individual  data centers, as well as information about each specific data center. The  revised guidance on consolidation plans was similar to the 2010  guidance, but included several additional requirements. Specifically, in  addition to continuing to require information on key elements such as  goals, approaches, schedules, cost-benefit calculations, and risk  management plans, the revised guidance also required agencies to  address the data verification steps, consolidation progress, and cost  savings. Table 2 compares the original and revised requirements for key  elements to be included in agency inventories and plans.
While all agencies submitted updated inventories and plans in 2011, most  of the agencies’ documents are still not complete. As required, all 24  agencies submitted their inventories in June 2011 and all but 2  submitted their updated consolidation plans in September 2011. The  Social Security Administration (SSA) submitted its updated consolidation  plan in October 2011 and the Department of Defense (Defense)  submitted an updated consolidation plan in November 2011. However, of  the 24 agencies’ submissions, only 3 of the inventories are complete and  only 1 of the plans is complete. For example, while all 24 agencies report  on their inventories to some extent, 8 agencies provide only partial  information on the new category of physical servers and 17 provide only  partial information on the new category of IT facilities and energy usage.  Additionally, in their consolidation plans, 13 agencies do not provide a full  master program schedule, 17 agencies do not provide full cost-benefit  analysis results, and 21 agencies do not include all required cost savings  information. In the absence of important information such as schedules  and cost estimates, agencies are at risk of not realizing key FDCCI goals  such as anticipated cost savings and improved infrastructure utilization.
subsections: section_title: Agencies Continue to Report Significant Planned Facility Reductions and Cost Savings
paragraphs: While agencies’ inventories and goals have changed since we last  reported on FDCCI, agencies continue to report plans to significantly  reduce the number of their centers and to achieve cost savings. Last  year, we reported that as of April 2011, 23 agencies identified 1,590  centers (using the large data center definition) and established goals to  reduce that number by 652. Our most recent analysis of 24 agencies’  documentation indicates that as of September 2011, agencies identified  almost 2,900 total centers, and established plans to close over 1,185 of  them by 2015. The new total number of data centers includes 648 large  centers (500 square feet or more), 1,283 smaller centers (less than 500  square feet), and 966 centers of undetermined size.undetermined size are primarily comprised of 936 Defense facilities, a list  of which was provided in a format that did not allow for an analysis of the   The centers of  size of the centers. An OMB official attributed the change in the number  of large centers reported to agencies’ improvements in data quality.
Table 3 contains a further breakdown of actual and planned closures by  calendar year, for both large and smaller centers.
The number of facilities in agencies’ inventories has changed over time,  and will likely continue to evolve. For example, in July 2011, we reported  that agencies reported having 1,590 large centers in their inventories,  whereas they now report only 648. There are multiple reasons for these  fluctuations. Some agencies have reported confusion over the evolving  definition of “data center,” while officials from other agencies told us that  some facilities have been reclassified or dropped from the inventory as  more was learned about the facilities. Additionally, agencies have  reported that their inventory totals are in a constant state of flux and  changing on a regular basis as a result of their efforts to gather and refine  information about data center inventories.
Most agencies also continued to report expected savings from FDCCI.  Specifically,
Nineteen agencies reported anticipating more than $2.4 billion in cost  savings and more than $820 million in cost avoidances, between 2011  and 2015. Additionally, as we also reported in 2011, actual savings  may be even higher because 14 of these agencies’ projections were  incomplete.
One agency does not expect to accrue net savings until 2017.
One agency does not expect to attain net savings from its  consolidation efforts.
Three agencies did not provide estimated cost savings.
While we recognize that agencies’ planned savings of over $2.4 billion  may grow as agencies complete their cost and savings assessments, the  President’s budget for fiscal year 2013 states that FDCCI is expected to  realize $3 billion in savings by 2015. This reflects a $600 million dollar  disparity between what agencies are reporting and what OMB is  expecting. Such a disparity highlights the need for agencies to continue to  develop and refine their savings projections, in order to make clear an  accurate picture of the goals to be realized by the governmentwide  consolidation initiative.
section_title: Asset Inventories Are Still Not Complete
paragraphs: In our July 2011 report, we recommended that agencies complete the  missing elements from their inventories. Further, as part of FDCCI, OMB  required agencies to update their data center inventories at the end of the  third quarter of every fiscal year. In guidance provided to the agencies,  the 2011 updated inventories were to address five key elements for each  data center: (1) physical servers, (2) virtualization, (3) IT facilities and  energy, (4) network storage, and (5) data center information. One  information category from 2010, IT software assets, was no longer  required. Table 4 provides a detailed description of each of the five key  elements.
However, not all of the agencies used the revised format. Specifically, 21  of the 24 agencies submitted inventories in OMB’s updated format and 3  agencies (the Department of Agriculture (Agriculture), the Office of  Personnel Management (OPM), and the Small Business Administration  (SBA)) used the former format. Officials from all 3 agencies stated that  they thought they were using the correct format at the time. Further, these  officials said they plan to submit information consistent with OMB’s  revised inventory template in the future.
The confusion by selected agencies on which templates to use is due, in  part, to a change in how OMB distributed its new guidance. While in prior  years the Federal CIO wrote letters to agency CIOs and OMB posted its  guidance on the FDCCI website, in conveying the direction to use a new  template in spring 2011, the Federal CIO did not write letters to agency  CIOs and OMB did not post its latest guidance online. Instead, the  Federal CIO and OMB relied on more informal means, such as the  FDCCI task force meetings, to disseminate the new guidance. Although  the task force serves as an important communications conduit for FDCCI,  the confusion we identified among agencies on which template to use  demonstrates that the task force was not effective as the sole means of  communication with the agencies. In providing guidance and direction,  task force communications could be enhanced by leveraging other  existing resources, such as sending letters from the Federal CIO to  agency CIOs and posting the guidance on the initiative’s website.
In assessing agencies’ inventories, we rated an element as complete if  the agency provided all of the information required for the element, partial  if the agency provided some, but not all, of the information for the  element, and incomplete if the agency did not provide the information  required for the element. A partial rating could result if an agency did not  provide any information for selected facilities or if the agency did not fill in  selected fields for its facilities. For example, both an agency providing  data on two of five facilities and an agency providing incomplete data on  energy usage across facilities would receive partial ratings.
Of the 21 inventories in the new format, only 3 contain complete data for  all five of the required elements. Additionally, while all agencies provide at  least partial inventory data for all five elements, one agency provides complete information for four of the five eight agencies provide complete information for three of the five  three agencies provide complete information for two of the five  elements,  two agencies provide complete information for one of the five  elements, and  four agencies do not have any complete elements in their inventories.
Figure 1 provides an assessment of the completeness of agencies’  inventories, by key element, and a discussion of the analysis of each  element follows the figure. In addition, a detailed summary of each  agency’s completion of key elements is provided in appendix II.
Physical servers. Thirteen agencies provide complete information on  their physical servers and 8 agencies provide partial information. For  example, the Department of Education (Education) provides complete  information on its total rack count and counts of types of servers,  while the Department of Health and Human Services (HHS) provides  complete counts of individual servers, but partial information on total  rack count. Additionally, the Department of Justice (Justice) provides  partial information for both its total rack count and types of servers.
Virtualization. Seventeen agencies provide complete information on  their virtualization and 4 agencies provide partial information. For  example, HUD, the Departments of State (State) and Veterans Affairs  (VA), and the National Science Foundation (NSF), all provide  complete information on their virtual host count and virtual operating  system count. In contrast, the Departments of Defense, Homeland  Security (DHS), Justice, and GSA provide partial information for both  of those same elements.
IT facilities and energy. Four agencies provide complete information  on their IT facilities and energy, while 17 provide partial information.  For example, the Nuclear Regulatory Commission (NRC) and SSA  fully provide such information as total data center power capacity and  average data center electricity usage. However, VA fully reports on  total data center power capacity, but partially on average data center  electricity usage and total IT data center power capacity. Further, the  Department of Labor (Labor) partially reports on total data center IT  power capacity and average data center electricity usage and does  not report any information on total data center power capacity.
Network storage. Fourteen agencies provide complete information  on their network storage and 7 provide partial information. For  example, the Departments of Commerce (Commerce) and  Transportation (Transportation), EPA, the National Aeronautics and  Space Administration (NASA), and the U.S. Agency for International  Development (USAID) all fully report on their total and used network  storage. Other agencies, such as Defense, HHS, and State partially  report information in each of those two categories.
Data center information. Three agencies provide complete  information on their individual data centers, while 18 provide partial  information. For example, HUD and SSA both fully report on data  center-specific information such as data center type, gross floor area,  and target date for closure. Other agencies, such as Energy and VA  fully report on gross floor area and closure information, but partially  report data center costs. Also, agencies such as Defense and DHS  report partial information in all categories.
Part of the reason the agencies’ inventories remain incomplete stems  from challenges in gathering data center power information, a key  component of the IT facilities and energy component, and more broadly,  problems providing good quality asset inventories, as OMB requires.  These challenges are discussed in more detail later in this report.  Because the continued progress of FDCCI is largely dependent on  accomplishing goals built on the information provided by agency  inventories, it will be important for agencies to continue to work on  completing their inventories, thus providing a sound basis for their  savings and utilization forecasts.
section_title: Agencies Updated Consolidation Plans, but Most Plans Are Not Complete
paragraphs: In addition to the agencies’ inventories, we previously recommended and  OMB required agencies to update their consolidation plans to address  any missing elements. OMB’s revised guidance on the contents of the  consolidation plans retains key elements from its prior guidance and adds  requirements to discuss steps taken to verify inventory and plan data,  consolidation progress, and consolidation cost savings. OMB has  previously reported on the importance of agencies’ consolidation plans in  providing a technical road map and approach for achieving specified  targets for infrastructure utilization, energy efficiency, and cost efficiency.  Table 5 provides a detailed description of each of these elements.
All 24 agencies submitted consolidation plans to OMB, but only 1 agency  has a complete plan. For the remaining 23 agencies, selected elements  are missing from each plan. For example, among the 24 agencies, all  provide complete information on their qualitative impacts, but only 9  provide complete information on their quantitative goals. Further, 23  agencies specify their consolidation approach, but only 5 indicate that a  full cost-benefit analysis was performed for the consolidation initiative. In  many cases, agencies submitted some, but not all, of the required  information. Figure 2 provides an assessment of the completeness of  agencies’ consolidation plans, by key element, and a discussion of each  element follows the figure. In addition, a detailed summary of each  agency’s completion of key elements is provided in appendix II.
Quantitative goals. Nine agencies provide complete savings and  utilization forecasts, 13 agencies provide partial forecasts, 1 agency  does not provide any information, and an official from 1 agency said  that this element did not apply. For example, Agriculture and Labor  were rated as providing partial forecasts because they provide  complete savings forecasts, but incomplete utilization forecasts. State  and NRC were rated as providing partial forecasts because they both  provide incomplete savings and utilization forecasts. Some agencies  identified reasons for not having completed these forecasts.  Specifically, a Department of the Interior (Interior) official told us that it  was not cost effective to gather the missing information, so it was not  included. Officials from other agencies, such as Labor and NRC, told  us of data quality problems or that their data centers lacked the ability  to gather the required information. Further, a HUD official stated that  the department did not have any quantitative goals because their  consolidation effort was completed in 2005.
Qualitative impacts. All 24 agencies fully describe the qualitative  impacts of their consolidation initiatives. For example, Commerce’s  plan describes goals such as controlling data center costs and shifting  IT investments to more efficient computing platforms and  technologies. Additionally, NASA reports that the consolidation effort  will provide access to cost and power-efficient data centers that will  meet all of the agency’s computing needs, as well as transform the  data center environment, in part through virtualization and the use of  cloud services. Further, SBA describes goals such as reducing the  amount of physical resources consumed by technology systems and  modernizing and updating agency systems.
Summary of consolidation approach. Twenty-three agencies  include a summary of the agencies’ consolidation approaches and an  official from 1 agency said that this element did not apply. For  example, Defense describes the department’s reference architecture  for use in guiding the consolidation effort and also provides examples  of how the Air Force and the Army are approaching aspects of their  respective consolidations. Additionally, State’s plan details how the  department will consolidate all domestic data centers into four  enterprise data centers. Additionally, a HUD official stated that this  element was not applicable because the department’s consolidation  effort was completed in 2005.
Scope of consolidation. Twenty-two agencies’ plans include a well- defined scope for data center consolidation, 1 provides partial  information on the scope of their consolidation efforts, and 1 does not  provide this information. Specifically, the agencies that provide this  information list the data centers included in the consolidation effort  and what consolidation approach will be taken for each center. For  example, EPA lists the 25 facilities for which either the servers will be  moved or the site will be decommissioned. Similarly, Justice lists the  36 centers that will be either consolidated or decommissioned.  However, Labor only partially addresses consolidation scope because  it only provides information on about half of its data centers.  According to an agency official, the centers that have been addressed  constitute the bulk of the agency’s computing power, but that the  remaining facilities will be addressed in a later phase of the  consolidation effort, the timing for which has not yet been determined.  Additionally, Defense has not defined its consolidation scope. A  Defense consolidation program official stated that the department was  still working to better understand the full inventory for all departmental  components.
High-level timeline. Twenty-two agencies include a high-level  timeline for consolidation efforts, 1 agency includes partial information  on its timeline, and 1 does not provide a timeline. For example,  Justice and EPA both provide the year for which action will be taken  on their centers to be consolidated and NRC lists the years its three  centers will be consolidated before they are replaced by NRC’s new  data center. In contrast, Labor provides a timeline for about half of its  data centers, and Defense does not provide a timeline because it has  not fully defined the scope of its consolidation effort.
Performance metrics. Eighteen agencies identify specific  performance metrics for their consolidation programs, 1 agency  provides partial information on its metrics, 4 agencies do not identify  specific metrics, and an official from 1 agency said that this element  did not apply. Specifically, Agriculture’s plan defines several key  performance indicators such as the numbers of applications moved  and physical servers eliminated. Additionally, several agencies, such  as Commerce, Defense, and NSF, provide consolidation performance  metrics based on quantitative savings and utilization goals. As an  example of an agency with partial metrics, Education identifies metrics  based on its savings goals, but is missing information on its progress  in meeting utilization goals. Additionally, DHS and NRC do not identify  any performance metrics. Officials from both DHS and NRC agreed  that their agencies did not have such measures when their plans were  published, but noted that the required metrics had since been  developed or that they now have the resources to develop them.  Further, a HUD official stated that this element was not applicable  because the department’s consolidation effort was completed in 2005.
Master program schedule. Nine agencies reference a completed  master program schedule, 13 agencies do not reference such a  schedule, and officials from 2 agencies said that this element did not  apply. For example, HHS, VA, and GSA discuss their master program  schedules, but other agencies, such as State and EPA do not  reference schedules in their plans. State officials noted that the  department has a schedule, but that it was not included in their  consolidation plan due to a miscommunication. They stated that it  would be included in their next plan update. Some agencies, such as  Defense and Labor, are working to develop their schedules or will  develop them in the future. A Defense official told us that the  department has drafted a combined data center consolidation and  cloud computing master schedule that is expected to be approved by  the end of September 2012. Officials from Energy told us that their  consolidation schedule existed, but that it was part of a larger  departmental effort and did not provide detail down to the individual  data center level. Officials from OPM questioned the utility of a master  program schedule for relatively limited consolidation efforts. Two  agencies reported that this requirement was not applicable to their  situation. Specifically, officials from Education stated that this  requirement was not applicable because of the small scale of their  agency’s consolidation efforts. Additionally, a HUD official stated that  this element was not applicable because the department’s  consolidation effort was completed in 2005.
Cost-benefit analysis. Five agencies provide results from a complete  cost-benefit analysis that encompasses their entire consolidation  initiative, 10 agencies provide only selected elements of a cost-benefit  analysis, and 7 agencies do not provide a cost-benefit analysis. This  element did not apply to 2 agencies. For example, Commerce details  full annualized cost and savings estimates through fiscal year 2015,  while other agencies, such as HHS and Interior provide only partial  information. Specifically, HHS addresses projected savings, but not  costs, and Interior acknowledges that an analysis has not yet been  completed. Some agencies, such as Defense and Energy, plan to  complete a cost-benefit analysis in the future. Officials from  Transportation told us that the department was working on a new  cost-benefit analysis, as the department no longer felt comfortable  with their original savings projections. An Education official noted that  the department’s consolidation did not cost anything and that although  data will be moved out of the department’s one server room to be  consolidated by the end of 2012, the facility would still operate as a  network center. Additionally, a HUD official stated that this element  was not applicable because the department’s consolidation effort was  completed in 2005.
Risk management plan. Eighteen agencies reference a  consolidation risk management plan and require that risks be tracked,  4 agencies partially address risk management, and 2 agencies do not  address risk management. For example, DHS describes its Data  Center Services Project Risk Management Plan, including how risks  are identified, assessed, and mitigated throughout the development  life cycle. Additionally, Transportation addresses how its risk  management plan identifies and tracks risks in three categories:  people, process, and technology and administration. In contrast,  agencies such as Energy and Interior are rated as partial because  they are continuing to develop their risk management processes. An  Interior official told us that the department’s plan is scheduled to be  completed by June 2012. Officials from both OPM and SBA  acknowledged that their consolidation plans did not address a risk  management plan, but noted that risk was either being managed as  part of individual projects or within a larger context within their  respective organizations.
Communications plan. Twenty-two agencies consider a  communications plan for the agencies’ consolidation initiatives, 1  agency does so partially, and 1 agency does not. For example, HHS  describes a series of organizational responsibilities for gathering and  reporting project information, as well as communicating with other  departmental stakeholders. Additionally, GSA describes how its  communications approach ensures that stakeholders both within and  outside of the agency are kept informed as to consolidation progress.  The Department of the Treasury (Treasury) partially addresses its  communications plan, noting that it is maintained as part of a larger  departmental effort. OPM makes no such reference. Further, an  official from OPM told us that a communications plan was not as  critical for a small agency.
Inventory and plan verification. Fifteen agencies fully describe the  steps taken to ensure that inventories and plans were complete and  accurate, and 9 agencies partially do so. For example, State  describes how information was gathered and validated, addresses  several limitations, and attests to the documents’ completeness.  Additionally, EPA describes how information was validated, describes  limitations on inventory data, and attests to the currency of the  agency’s plans. However, other agencies, such as Agriculture, HUD,  and SSA are rated as having partially completed this element  because they note that information was validated, but do not address  data limitations or the completeness of both the inventory and plan. A  HUD official told us that the department was unaware of this  requirement and agreed to consider what could be said in the next  plan update. An SSA official acknowledged that this information was  meant to be included, but was inadvertently omitted.
Consolidation progress. Eleven agencies fully report on progress  meeting consolidation goals, 11 agencies do so partially, and this  element does not apply to 2 agencies. Specifically, Justice addresses  progress against consolidation goals, discusses consolidation  challenges, and references consolidation successes, such as  integrating lessons learned from other organizations. VA similarly  describes progress against goals and challenges, and also notes the  department’s reliance on commercial and public best practices while  updating its consolidation plan. However, both Education and NASA  are rated as partially completing this element because they discuss  progress against goals, but do not present specific successes or  challenges. A NASA official agreed that this information was not  included, but stated that the agency was aware of situations that  addressed both categories of information. Additionally, a HUD official  stated that this element was not applicable because the department’s  consolidation effort was completed in 2005. OPM officials stated that  the agency followed OMB’s original guidance when completing their  updated consolidation plan, which did not include a requirement for  reporting on consolidation progress.
Cost savings. Only 1 agency fully reports on consolidation cost  savings, while 13 agencies do so partially, and 8 do not. This element  does not apply to two other agencies. Specifically, Commerce  discusses net savings, future savings, budgetary impacts, and that the  consolidation effort did not incur any unexpected costs. In contrast,  HHS and Justice address net and future savings, but not budgetary  impacts or unexpected costs. Additionally, other agencies do not  include this information for various reasons. Notably, a Defense  official told us that it was challenging to gather savings information  from all the department’s components. An NSF official told us the  information was not included because the agency had not yet realized  any cost savings and so, had nothing to report. However, the agency  expected to have more to report in the future. Additionally, a HUD  official stated that this element was not applicable because the  department’s consolidation effort was completed in 2005. Further, as  with reporting on consolidation progress, OPM officials stated that  they followed OMB’s original guidance, which did not include a  requirement relating to cost savings.
In the continued absence of completed consolidation plans, agencies are  at risk of implementing their respective initiatives without a clear  understanding of their current state and proposed end state. For example,  OMB intends for agencies’ master program schedules to provide an  agencywide plan drawn from detailed implementation schedules for each  data center. However, only nine agencies have fully completed this  activity. Further, OMB intends agencies’ cost-benefit analyses to assess  planned investments and cost savings calculations on a year-by-year  basis, thus capturing realistic estimates of funding needed or savings  realized from the closing of facilities and associated reduction in energy  use. Nonetheless, only five agencies have completed such a study.  Without completing this information, agencies may not realize anticipated  cost savings, improved infrastructure utilization, or energy efficiency. The  importance of these two practices is further discussed in the following  section.
section_title: Selected Agencies Have Incomplete Schedules and Cost Estimates
paragraphs: OMB requires both a master program schedule and a cost-benefit  analysis as key elements of agencies’ consolidation plans, but none of  the agencies we evaluated had complete schedules or cost estimates. A  comprehensive schedule is an important foundational element for  initiative planning and provides a road map for systematic project  execution. A credible cost-benefit analysis, which is one type of cost  estimate, is a key tool for management to use in making informed  decisions and includes information such as relative benefits and the effect  and value of cost trade-offs. However, of five agencies (Agriculture, DHS,  Interior, Transportation, and VA) selected for further analysis, none had a  schedule or cost estimate that was fully consistent with best practices. Of  the five agencies, two did not have schedules at all and one agency had  previously completed a cost estimate but no longer had confidence in  those calculations and therefore, planned to do a new cost-benefit  analysis. OMB is sponsoring the development of a standardized cost  model that could help agencies provide future estimates based on a  common set of assumptions, estimates, and calculations.
subsections: section_title: Selected Agencies’ Master Program Schedules Are Not Complete
paragraphs: The success of a program depends in part on having an integrated and  reliable master schedule that defines when and how long work will occur  and how one activity is related to another. A program schedule provides  not only a road map for systematic project execution but also the means  by which to gauge progress, identify and resolve potential problems, and  promote accountability at all levels of the program. A schedule also  provides a time sequence for the duration of a program’s activities and  furthers an understanding of both the dates for major milestones and the  activities that drive the schedule. Our research has identified four select  attributes of properly sequenced schedule activities that are essential for  a reliable schedule network. Table 6 provides a detailed description of  these attributes.
Of the five agencies selected, three agencies (Agriculture, VA, and DHS)  provided their consolidation master program schedules and two agencies  (Interior and Transportation) did not provide a master program schedule  that we could evaluate. Of the three agencies that provided schedules,  Agriculture and VA provided a single master schedule and DHS provided  4 schedules representing different aspects of the department’s future  consolidation plans. However, none of these agencies’ schedules is fully  compliant with the four attributes, although each agency was at least  partially consistent with these practices. Table 7 provides an assessment  of the agencies’ consistency with the four attributes of properly  sequenced schedule activities. A discussion of the analysis of each  characteristic follows the table.
Identified dependencies. None of the three agencies’ schedules is  fully consistent with this practice. Specifically, two of DHS’s schedules  have activities missing predecessors, successors, or both.  Additionally, almost half of Agriculture’s activities, and almost 40  percent of VA’s, have a similar condition.
No dangling activities. Two of the three agencies are consistent with  this practice and one agency is partially consistent. For example,  neither schedule for Agriculture or VA has any dangling activities. In  contrast, two of DHS’s four schedules do not have dangling activities,  while the remaining two do have such activities.
No start-to-finish links. Two of the three agencies’ schedules are  consistent with this practice and one agency’s schedule is partially  consistent. Both of Agriculture and VA’s schedules are consistent with  this practice and have no start-to-finish links. However, while three of  DHS’s schedules do not have start-to-finish links, one schedule does.
No summary links. One of the three agencies was consistent with  this practice, one agency was partially consistent, and one agency  was not consistent. Specifically, Agriculture’s schedule does not have  any summary links, while only one of DHS’s schedules meets the  same condition. Three of DHS’s schedules include summary links, as  does VA’s schedule.
Department officials gave a variety of reasons why their respective  department did not provide documentation of a completed master  program schedule:
An Agriculture official told us that the department had a detailed  schedule for every individual closure, but that because those projects  are not necessarily linked to one another, there was no need to link  these activities in a master schedule. However, leading practices  demonstrate that even a summary master schedule should be a roll- up of lower-level schedules and reflect milestones that are  automatically calculated through the established network logic  between planned activities. A schedule with proper logic can predict  impacts on the project’s planned finish date of, among other things,  misallocated resources, delayed activities, external events, scope  changes, and unrealistic deadlines.
DHS’s consolidation program manager stated that the department  provided separate schedules because schedules are developed for  individual facilities when placed under contract for closure. However,  leading practices show that a program schedule should include the  entire required scope of effort, including the effort necessary from all  government, contractors, and other key parties for a program’s  successful execution from start to finish. The DHS consolidation  program manager acknowledged that the schedules in question were  developed by contractors and that the department plans to  incorporate the suggested best practices as appropriate.
A VA official told us that because some of the tasks in the  department’s schedule are expected to start on particular dates to  ensure funding is available for the project task, they do not have  predecessor tasks. While this can be a permissible step when the  schedule constraints are clearly identified, the VA official was able to  provide some, but not all, of those constraints. The VA official further  told us that unnecessary tasks and constraints have since been  removed from the department’s schedule.
Interior officials stated that the department’s master program schedule  was not yet complete.
Transportation’s consolidation program manager stated that the  department does not have a master program schedule dedicated to  the FDCCI. Rather, the consolidation effort appears as a task on the  department’s master IT projects schedule.
In the absence of program schedules constructed in accordance with  scheduling best practices, the agencies we evaluated are at risk of  moving forward with their consolidation efforts despite having incomplete  information that defines when and how long work will occur and how  activities are related to each other.
section_title: Selected Agencies’ Cost Estimates Are Not Reliable
paragraphs: We have reported that the ability to generate a reliable cost estimate,  such as a cost-benefit analysis, is a critical function necessary to support  OMB’s capital programming process. Such estimates should also  include information on the benefits of the project. Without such estimates,  agencies are at risk of experiencing cost overruns, missed deadlines, and  performance shortfalls. Our research has identified a number of best  practices that are the basis of effective program cost estimating and  should result in reliable and valid cost estimates that management can  use for making informed decisions. Table 8 provides a detailed  description of the four characteristics of a high-quality and reliable cost  estimate.
Of the five agencies selected, four (Agriculture, DHS, Interior, and VA)  provided supporting documentation used to calculate the cost estimates  found in the agencies’ consolidation plans and one (Transportation) did  not. Transportation officials explained that they were no longer confident  in their prior estimates and they planned to undertake a new cost-benefit  analysis in 2012. None of the four agencies’ estimates was fully compliant  with best practices, although all of the estimates were at least minimally  consistent with these practices. Table 9 provides an assessment of the  estimates’ consistency with the characteristics of a reliable cost estimate.  A discussion of the analysis of each characteristic follows the table.
Comprehensive. None of the estimates are fully consistent with this  practice, although all four estimates satisfy about half of the criterion  for this practice. For example, Agriculture includes most related costs  and estimate assumptions, but does not include a work breakdown  structure. Similarly, Interior includes most related costs and estimate  assumptions, but also does not include a work breakdown structure.
Well-documented. None of the estimates fully satisfy this practice.  Specifically, one estimate satisfies most, but not all, of the practice,  one estimate satisfies about half of the criterion for the practice, and  two estimates satisfy a few of the criterion for the practice. For  example, Interior documents its technical baseline but does not fully  document how the estimate was developed. VA describes how its  calculations were performed and discusses the estimate’s technical  baseline, but satisfied only half of the criteria describing how the  estimate was performed.
Accurate. None of the estimates fully satisfied this practice. One  estimate satisfied about half of the practice and three estimates  satisfied some of the practice. For example, Agriculture’s estimate is  partially based on historical estimates, but has not been updated  since March 2009. Additionally, while DHS updated its estimate in  July 2011, it did not adjust for inflation or document variations  between planned and actual costs.
Credible. None of the estimates fully satisfied this practice. One  estimate satisfied about half the practice and three estimates satisfied  some of the practice. For example, DHS addressed some aspects of  a risk and uncertainty analysis, but did not conduct an estimate  sensitivity analysis. Conversely, VA addressed some aspects of an  estimate sensitivity analysis, but did not conduct a risk and uncertainty  analysis. Neither agency conducted an independent cost estimate.
Agency officials gave a variety of reasons for why their cost estimates  were not complete. For example, the Agriculture CIO indicated that the  department’s estimate was performed several years ago by a contractor  and additional documentation was difficult to acquire. Additionally,  Interior’s consolidation program manager stated that the department was  in the process of revising its cost estimate using OMB’s cost model, but  the effort was not yet complete. Further, Interior’s consolidation plan  describes several efforts to estimate costs that the department ultimately  did not include in their plan and indicates that the department will address  this in a future deliverable. In May 2012, Interior officials stated that they  recently provided this information to OMB. VA officials stated that they did  not provide previous cost estimate documentation because the  department expected to revise its cost estimate using new information  regarding cost assumptions and that this information would affect life- cycle cost estimates. The DHS consolidation program manager noted that  the department is now taking a different approach towards cost estimates  through the use of enterprisewide contracts. Regarding Transportation,  although it reported FDCCI-related estimated savings of over $26 million  in its 2010 plan, the department’s updated consolidation plan states that  the original cost estimates were no longer relevant and the department is  in the process of conducting a new estimating effort that was not  completed in time for the plan’s submission. Further, in March 2012, a  department official confirmed that Transportation no longer felt  comfortable with the original savings estimate and that planned cost  savings were being reevaluated. The official further stated the department  intends to complete a new cost-benefit analysis.
Between the five agencies that we reviewed, there are plans to  consolidate 375 data centers of all sizes. In the absence of reliable cost  estimates, these five agencies are exposed to the types of risks that we  have reported to be recurring problems in our program reviews—namely  cost overruns, missed deadlines, and performance shortfalls. Because of  the importance of a high-quality cost estimate to consolidation efforts as  significant as these, it will be important for these agencies to work to  improve their cost estimates, thus providing information on which  management can make well-informed decisions as the agencies move  towards their 2015 targets.
section_title: OMB Developed a Model to Help Agencies Plan Consolidations, but Does Not Require Its Use
paragraphs: To assist agencies in their data center consolidation efforts, the FDCCI  Data Center Consolidation Task Force developed a standard Total Cost  of Ownership (TCO) model in order to provide a comprehensive tool to  help to inform consolidation decision making, model consolidation paths,  and assist with the development of cost savings figures and funding  needs. OMB provided the model to agencies for voluntary use starting in  January 2012, noting that it is intended to provide a uniform and  consistent method to derive agency cost savings figures and a modeling  and simulation tool to inform consolidation decisions.
At a high level, agencies load their raw agency inventory data into the  spreadsheet-based model to develop three outputs: an “as is” view of current costs; a 5-year projection of costs based on maintaining current equipment  and facilities at current growth rates; and a 5-year projection of costs, including equipment and facilities counts,  based on the agency’s planned data center closure and efficiency  targets.
The model relies on a number of built-in assumptions—based on best  practices in the public and private sectors and grouped into categories  such as facilities, hardware, and software—to provide its outputs. The  model also recognizes some limitations, such as an inability to capture  costing data for individual facilities and an inability to recognize individual  costs for hardware and software. To compensate, the model applies  universal values for such information, while recognizing the inaccuracies  this may cause in some costing elements. The model further allows  agencies to adjust specific variables to input costs that are atypical or not  already anticipated by the model. According to an official from the GSA  program management office that maintains the cost model, while not  intended to capture comprehensive program costs, the model does  provide agencies with the ability to customize the input information to  make it as comprehensive as they need it to be. As a result, agencies  could use this tool to provide more consistent and reliable cost estimates.  Moreover, the model provides standardized cost calculations, adjustment  for inflation, and a scenario-analysis tool that agencies can use to analyze  alternatives and develop plans. Thus, it can be used as a tool to help  agencies improve their consolidation planning.
Officials from several agencies told us that they plan to use the TCO  model in future cost estimating efforts. For example, a Transportation  official told us that the department intends to use the model as it  recalculates its cost-benefit estimate. Additionally, the Interior  consolidation program manager stated that the department planned to  use the model to determine power estimates. Officials from other  agencies, such as SSA and EPA, told us that the model was being  considered for future use.
Use of the TCO model could provide more consistent and reliable cost  estimates, but using the model is currently voluntary. In light of the  limitations identified above in our review of the five agencies’ cost  estimates, the deployment of a standardized tool for planning  consolidation efforts could help ensure that agencies develop consistent  and uniform projections. Until OMB requires agencies to use the model,  agencies will likely continue to use a variety of methodologies and  assumptions in establishing consolidation estimates, and it will remain  difficult to summarize projections across agencies.
section_title: Agencies Have Experienced Consolidation Successes and Continue to Report Challenges
paragraphs: Agencies reported experiencing multiple areas of success in their  consolidation efforts. Specifically, 20 agencies identified 34 areas of  success, with the number of agencies reporting a particular success  ranging from 9 to 1. However, only 3 successes were identified by  multiple agencies and, of those, 2 represent over 45 percent of the total  reported successes. Four agencies—Justice, Transportation, NSF, and  SSA—did not report any successes. Table 10 details the reported  successes as well as the number of agencies identifying that area of  success; the two most common areas are further discussed after the  table.
Virtualization is a technology that allows multiple, software-based  machines with different operating systems, to run in isolation, side-by- side, on the same physical machine. Cloud computing is an emerging  form of computing that relies on Internet-based services and resources to  provide computing services to customers, while freeing them from the  burden and costs of maintaining the underlying infrastructure. OMB  suggests both technologies as agency approaches, along with  decommissioning and consolidation. Nine agencies reported that focusing  on virtualization and cloud computing have proven successful for their  consolidation efforts.
The Interior consolidation program manager cited virtualization as the  department’s greatest consolidation success, noting the efforts of the  department’s Bureau of Indian Affairs as an example. Specifically, Interior  has documented virtualization as a key enabler in the efforts of the  bureau to close data centers. After closing 11 data centers in fiscal year  2011, the bureau turned its attention to remote sites with more than three  servers. Through virtualization, the bureau was able to reduce all remote  sites to either one or two physical servers. Additionally, on a site-by-site  basis, other application and database servers were either virtualized or  migrated to one of two primary bureau data centers. In doing so, the  bureau’s virtualization effort reportedly produced over $114,000 in cost  avoidance savings for fiscal year 2011, is expected to produce over  $66,000 in savings for fiscal year 2012, and is planned to produce further  savings of $66,000 annually. Table 11 details reductions and savings that  the bureau has already realized and plans for the future.
Other agencies also reported virtualization as a key factor in being able to  realize resource reductions. For example, EPA officials told us that the  agency was using virtualization to optimize their IT infrastructure. In 2011,  the agency virtualized over 360 servers, increasing the agency’s  virtualization by 6 percent. In 2012, the agency plans to consolidate and  virtualize email hosting services, allowing the agency to decommission 14  percent (or over 300) of its physical servers, and migrate the agency’s  email gateways to cloud services. In one EPA facility, the agency will  migrate over 100 servers from eight server rooms to one primary data  center. Additionally, NRC reports that it used virtualization to exceed its  2011 goals for Windows server reductions. Specifically, the agency was  able to exceed its goal of reducing 13 servers and actually reduced 33  physical servers, a reduction of more than 10 percent from its baseline of  288 servers. Further, OPM officials reported that within 15 months, the  agency was able to increase the virtualization of its Windows servers from  15 percent to 50 percent, resulting in cost savings for the agency.
Other agencies reported on the less tangible, but still significant,  importance of virtualization to their efforts. An Education official told us  that the department’s biggest success has come from focusing on  virtualization, rather than physical consolidation. DHS reported that the  increased implementation of virtualization will reduce the overall costs of  the department’s migration and postmigration operations. Further, officials  from Labor told us that they expect virtualization to have an impact on the  results of their consolidation, but that they had not yet documented any of  those results.
Officials from three agencies also shared with us the advantages of  moving their organizations to cloud services. Specifically, a DHS official  told us that the department’s cloud services technology was becoming  operational and as a result, costs savings were becoming evident versus  traditional consolidation. Whereas 2 years ago, the department had  nothing in the cloud, a large percentage of services were now moving in  that direction. The official specifically noted a DHS component that was  originally only going to move to its own physical infrastructure, but was  now joining with other components because of the benefits of moving  services to the cloud. A HUD official stated that the department’s  successes were related to higher efficiency and utilization of computing  and storage resources. Essentially, HUD embarked on a cloud-like  solution—by means of the department’s existing outsourcing contract— before cloud computing really existed as a service. As a result, the official  noted that the department has been receiving a number of benefits such  as green IT, regular technology refreshes, and high utilization of  resources. A second HUD official noted that the department has been  rated across the government as having the third-highest computing  utilization and the second-most efficient use of storage capacity. Further,  and as mentioned earlier, an EPA official noted that the migration of  EPA’s email gateways to cloud services will enable the agency to  decommission 14 percent (over 300) of the agency’s physical servers.
Eight agencies reported consolidation successes that had been realized  through agencies working together, both within and outside of their  department, to identify consolidation opportunities. For example, several  of the agencies that reported success with virtualization, as discussed  earlier, also reported working with other departmental components as a  key enabler of resulting savings. Specifically, Interior reported that as part  of the department’s closing of 11 Bureau of Indian Affairs data centers in  fiscal year 2011, two facilities were consolidated with other Interior  bureaus, resulting in a reduction of 43 of the bureau’s 65 servers and  producing immediate cost avoidance savings of over $114,000. Defense  noted the willingness of its components to adopt the departmental  strategy of first looking to the Defense Information Systems Agency for  application and data hosting before pursuing any other options. Further, a  SBA official told us that one success from the consolidation effort was  that agencies have been looking for ways to work together. Specifically,  the official cited the SBA’s effort to reach out to another agency in order  to craft an interagency agreement to work together and move part of their  operations into the hosting agency’s systems. A second agency official  noted that because of this, the hosting agency has contacted SBA to  make sure that it included SBA’s needs in its planning and requests.  Additionally, a DHS official told us that departmental components were  joining together to move services to the cloud.
There were also reported successes in working with external agencies.  For example, VA reported that the department was successful in working  with the Defense Information Systems Agency on an agreement to  consolidate mission critical enterprise IT systems into the agency’s  Defense Enterprise Computing Centers. The department noted that  considerable cost savings could be realized by entering into such an  interagency agreement, as opposed to leasing from a commercial site, for  mission critical health record systems. Additionally, a HHS official  similarly reported that the department’s Indian Health Service, which has  small data centers that cannot close because of communication  difficulties in their locations, recognized that Interior’s Bureau of Indian  Affairs had a data center in close proximity to an Indian Health Service  facility. Consequently, the service was able to share space with the  bureau and consolidate one of its data centers and the service is now  looking for similar opportunities that will allow HHS to consolidate further.  Further, Labor officials told us that the department was consolidating  small server rooms in regional offices to co-located facilities and that this  approach was expected to reduce costs.
The consolidation successes experienced by agencies indicate that  aspects of FDCCI are moving forward as planned. Further, almost half of  these reported accomplishments directly relate to key tenets of OMB’s  plans for the initiative, demonstrating that OMB has developed a  consolidation road map that provides realistic means by which agencies  can achieve their goals.
subsections: section_title: Agencies Continue to Report Consolidation Challenges, but the Types of Challenges Are Evolving
paragraphs: In 2011, we reported on the challenges that agencies were facing during  data center consolidations. These included challenges related to FDCCI  as well as those that were cultural, funding related, operational, and  technical. In 2012, agencies have continued to report many of the same  challenges, have reported new challenges, and have stopped reporting  challenges they previously identified. As we found in 2011, some  challenges are more common than others. Specifically, the number of  agencies reporting a particular challenge range from 15 to 1. Additionally,  25 challenges reported in 2011 were not reported in 2012. Two agencies,  HUD and NSF, did not report any challenges. Table 12 details the  reported challenges, the numbers of agencies experiencing that  challenge, and identifies the challenges no longer being reported by  agencies. The table is followed by a discussion of the most prevalent  challenges.
Agencies reported seven challenges that are specific to FDCCI, including  obtaining power usage and providing good quality asset inventories, both  as required by OMB. Specifically, 15 agencies reported that obtaining  power usage information was a challenge, which is less than the 19  agencies that reported this challenge last year. For example, a NASA  official told us that the agency only had one data center (out of 79) that  was fully metered, but that the agency was working to establish metering  capabilities at several more locations. An SBA official told us that the  agency was still working to complete a power audit, but that it was  questionable whether such an audit would be worth the amount of work  required to install separate power meters in leased facilities. A USAID  official reported that none of the agency’s facilities were metered and that  the agency was not a landlord for any of its facilities, making power  information difficult to obtain. Further, 10 agencies reported that providing  good quality inventories was a challenge, which is more than the 4  agencies that reported this challenge last year. For example, an EPA  official told us that the agency had trouble determining cost information  for its server rooms because most were facilities within office spaces and  which were part of larger federal leases or within GSA buildings. As a  result, EPA focused their efforts on facilities greater than 500 square feet.  Additionally, a Defense official reported that that gathering and verifying  inventory information for an organization the size of the department was  challenging.
Agencies reported three cultural challenges to data center consolidation,  including accepting cultural change that is part of consolidation and  obtaining enterprise buy-in to the consolidation effort. One of the most  prevalently reported cultural challenges, accepting cultural change, was  cited by 5 agencies, which is 10 fewer agencies than last year. For  example, Energy found that there was a perceived need for each facility  or departmental organization to have “ownership” of their own data  centers and server rooms in order to support their business or mission  needs. Justice recognized that moving from the department’s current  environment to a more unified, standardized, and cost-efficient approach  for providing data center services requires change and consequently,  efforts were underway to drive more significant consolidation. Another  commonly reported cultural challenge was obtaining enterprise buy-in to  the consolidation effort, which was reported by 5 agencies—an increase  from the single agency that reported this last year. For example, DHS  reported their consolidation effort to be a multistakeholder operation that  required immense amounts of coordination and found that delays and  issues arose when various stakeholders maintained differing visions,  expectations, and commitment to the effort. Further, NRC reported that  one of its main challenges was managing the level of coordination  required by the number of internal and external entities involved in  planning and the related activities that need to happen simultaneously.
Agencies reported two funding challenges: acquiring the funding needed  for consolidation and identifying cost savings to be realized by  consolidation. Nine agencies reported challenges with acquiring funding,  which is slightly fewer than the 11 agencies that reported this challenge  last year. For example, Energy reported that the department had little or  no funding available to invest in data center measurement systems,  server utilizations assessments, or consolidation projects. Additionally,  both Justice and Transportation reported challenges in providing upfront  funding for consolidation efforts before cost savings accrue. Two  agencies reported challenges with identifying cost savings, a decrease  from the 9 agencies that reported this challenge last year. For example,  an Interior official noted that the department would likely not be able to  report on savings for 2011 because most bureaus absorbed the cost of  consolidation within their budgets. Although site-specific plans were  required by the department, most did not address costs. Additionally, an  SSA official noted that the agency currently had too many uncertainties  surrounding its consolidation effort to perform a cost-benefit analysis.
Agencies reported eight operational challenges, including difficulties with  procurement and technology and resource constraints, neither of which  had been reported in 2011. Three agencies encountered challenges with  procurement, including DHS, which had to create a team to streamline  projects through the department’s procurement process. GSA reported  encountering construction contracting challenges on all three of the  agency’s calendar year 2011 data center consolidations. These contract  challenges included: vendors that could not meet award schedules,  nonresponsive vendors, and long lead times for some IT equipment. To  counter such delays, GSA increased the time allotted for planned  contracting efforts and vendor delivery schedules. Additionally, two  agencies reported challenges with technology and resource constraints.  Specifically, EPA reported encountering minor delays in consolidation  plan execution due to such constraints and NRC reported another of its  main challenges to consolidation being available resources and the  impact on its critical path to consolidation, which is the timely completion  of the agency’s new headquarters building.
Agencies reported only one technical challenge to consolidation, planning  a migration strategy. Specifically, this was reported by seven agencies,  an increase from the two agencies that reported this in 2011. For  example, Transportation’s consolidation plan notes that in the  department’s organization, it is a long process to identify possible  consolidations, present them to management, then to users, and then  work the technical side of migrations. Transportation’s plan also noted  that application mapping is a very difficult and time-consuming activity,  but cannot be skipped in a successful completion of a migration. Further,  an Education official told us that the department had to develop a two- step approach for migrating files after encountering technical issues with  an earlier migration effort. Finally, Commerce reported in its consolidation  plan that detailed consolidation planning was critical due to the number of  moving parts and potential impact on applications and customers.
As we have previously reported, one approach agencies can use to  manage challenges such as the ones described above is through risk  management processes. In 2011, we reported that less than half of the  agencies included a discussion of risk management in their data center  consolidation plans. As we stated earlier, 18 of the agencies, or 75  percent, now fully address risk management. By addressing consolidation  risk, agencies have better positioned themselves to manage the  challenges they have identified.
In any significant IT initiative, it is important that both successes and  challenges be highlighted. In the case of FDCCI, a success highlights  approaches and strategies that are helping agencies to meet their  consolidation targets and fulfill the intent of the initiative. Conversely, a  challenge identifies an area where agencies are struggling to meet the  requirements and intent of this governmentwide effort. The two most  reported consolidation successes are both key tenets of OMB’s FDCCI:  the use of virtualization and cloud services, and working with other  agencies to find consolidation opportunities. Alternately, the three most  reported challenges directly impact the ability of FDCCI to meet its goals:  gathering power usage information, developing good quality data center  inventories, and acquiring the funding needed for consolidation. In light of  how closely the successes and challenges reported by agencies relate to  FDCCI, it will be important for OMB to continue to provide leadership and  guidance to the initiative. This includes, as we have previously  recommended, utilizing the existing accountability infrastructure of the  Data Center Consolidation Task Force to assess agency consolidation  plans to ensure they are complete and to monitor the agencies’  implementation of their plans.
section_title: Conclusions
paragraphs: With agencies reporting having closed 286 data centers by the end of  2011 and planning to close an additional 346 centers by the end of 2012,  the data center consolidation initiative is expected to realize about $2.4  billion in cost savings through 2015. OMB now requires agencies to  annually update both their data center inventories and their consolidation  plans and has expanded the required content of both. However, agencies’  consolidation and savings goals continue to be built on incomplete  inventories and plans. To better ensure that FDCCI improves  governmental efficiency and achieves promised cost savings, we are  reiterating our prior recommendation to the department secretaries and  agency heads of the 24 departments and agencies participating in the  federal data center consolidation initiative to fully complete their  consolidation inventories and plans expeditiously.
As OMB refines its approach to the data center consolidation initiative, it  provides updated guidance to agencies. However, three agencies did not  learn of the most recent changes in OMB’s required formats, in part  because the guidance was provided in meetings and not in a formal letter  from the Federal CIO to agency CIOs or disseminated on the website  where all prior guidance had been disseminated. Until OMB uses more  structured mechanisms to disseminate its guidance, it runs the risk that  agencies will not learn of important changes in format or approach.
Additionally, basic consolidation plan requirements, such as the need for  schedules and cost estimates, are still unmet by almost 70 percent of the  agencies. Among the five agencies selected for a detailed review, none of  the agencies’ master schedules and estimates were completed in a  manner consistent with best practices. For example, none of the agencies  was able to demonstrate that its cost estimates were accurate, credible,  or comprehensive. OMB’s cost of ownership model should help address a  number of planning concerns. As more agencies use the model, OMB  can use the model to ensure consistent planning and reporting on  consolidation efforts across FDCCI. However, agencies’ use of the model  is still voluntary. Until OMB requires agencies to use the model, it may  miss opportunities to ensure consistency among agencies and it will  remain difficult to summarize projections across agencies.
As the federal consolidation effort matures, agencies are beginning to  realize successes. These constructive experiences, which stem from  OMB’s recommended consolidation strategies, indicate that FDCCI is  moving in the right direction. However, as agencies work towards their  consolidation goals, many continue to report challenges related to  gathering the necessary technical information and funding the  consolidation itself. While these challenges are consistent with those  reported in the past, over 25 previous challenges were no longer reported  by the agencies. Such a dynamic environment reinforces the need for  agencies to remain in communication in order to facilitate knowledge  sharing and transfer and for OMB to continue to provide leadership and  guidance.
section_title: Recommendations for Executive Action
paragraphs: In addition to reiterating our prior recommendation to agencies to  complete the missing elements of their inventories and plans, we are  making two recommendations to OMB. Specifically, we recommend that  the Director of OMB direct the Federal CIO to ensure that all future revisions to the guidance on data center  consolidation inventories and plans are defined in OMB memorandum  and posted to the FDCCI public website in a manner consistent with  the guidance published in 2010, and ensure agencies utilize OMB’s Total Cost of Ownership model as a  standardized planning tool across the consolidation initiative.
In addition, we recommend that the Secretaries of Agriculture, Homeland  Security, Interior, Transportation, and Veterans Affairs direct their  component agencies and their data center consolidation program  managers to implement recognized best practices when completing  required program schedules and cost-benefit analyses.
section_title: Agency Comments and Our Evaluation
paragraphs: We received comments on a draft of our report from OMB, the 5 agencies  to which we made recommendations, and the other 19 agencies  mentioned in the report. Specifically, OMB and the 5 agencies to which  we made recommendations either agreed with, or had no comment on,  the recommendations and the other 19 agencies had no specific  comments on our recommendations. Multiple agencies also provided  technical comments, which we incorporated as appropriate. Each  agency’s comments are discussed in more detail below.
In oral comments, OMB officials, including the Deputy Federal CIO  and staff from the Office of E-government and Information Technology  and the Office of the General Counsel, stated that they generally  agreed with, and described planned actions to implement, our  recommendations. These officials also provided technical comments,  which we have incorporated as appropriate.
In written comments, Agriculture’s Acting CIO stated that the  department concurred with the content of the report and had no  comments. The department offered no comments on our  recommendations. The department also provided technical  comments, which we have incorporated as appropriate. Agriculture’s  written comments are provided in appendix III.
In written comments, DHS’s Director of the Departmental GAO/OIG  Liaison Office concurred with our recommendation, commented on  the current and planned state of the department’s consolidation  efforts, and outlined actions the department plans to take to  implement our recommendation and update its data center inventory  and consolidation plan. The department also provided technical  comments, which we have incorporated as appropriate. DHS’s written  comments are provided in appendix IV.
In written comments, Interior’s Assistant Secretary for Policy,  Management and Budget stated the department concurred with the  report’s finding and recommendations, commented on the current  status of the department’s consolidation efforts, and described the  department’s plans to develop savings and cost avoidance  projections. The department also provided technical comments, which  we have incorporated as appropriate. Interior’s written comments are  provided in appendix V.
In comments provided via e-mail, Transportation’s Deputy Director of  Audit Relations wrote that the department had no comments on the  draft. The department offered no comments on the recommendations.
In written comments, VA’s Chief of Staff stated that the department  generally agreed with our conclusions, concurred with our  recommendation, and described planned actions to address our  recommendation. The department also provided technical comments,  which we have incorporated as appropriate. VA’s written comments are  provided in appendix VI.
In written comments, Commerce’s Acting Secretary concurred with  the report’s general findings as they applied to the department and  with the specific reporting on the department’s consolidation plan.  Commerce’s written comments are provided in appendix VII.
In comments provided via e-mail, an audit liaison from Defense’s  Office of the CIO wrote that the department had no comments on the  report.
In comments provided via e-mail, an official from Education’s Office of  the Secretary wrote that the department had no comments on the  report.
In written comments, the Director of Energy’s Corporate IT Project  Management Office stated that the department concurred with the  findings reported for Energy and noted steps being taken by the  department to address a consolidation challenge discussed in our  report. The department also elaborated on facilities that we cited as  not having been reported in Energy’s FDCCI inventory. Energy’s  written comments are provided in appendix VIII.
In written comments, HHS’ Assistant Secretary for Legislation stated  our report was an accurate representation of the department’s 2011  data center inventory and consolidation plan and outlined actions the  department plans to take to complete missing inventory and plan  elements. HHS’ written comments are provided in appendix IX.
In comments provided via e-mail, a HUD audit liaison wrote that the  department had no comments or concerns regarding the report.
In comments provided via e-mail, an official from Justice’s Office of  the CIO wrote that the department had no comments on the report.
In written comments, Labor’s Assistant Secretary for Administration  and Management stated that the department did not have any  comments on the draft to contribute. Labor’s written comments are  provided in appendix X.
In comments provided via e-mail, an official from State’s Office of the  Chief Financial Officer wrote that the department had no comments  on the report.
In comments provided via e-mail, Treasury’s Deputy Assistant  Secretary for Information Systems agreed with our report. The  department also provided technical comments, which we have  incorporated as appropriate.
In written comments, the Director of EPA’s Office of Technology  Operation and Planning provided technical comments, which we have  incorporated as appropriate. The agency did not comment on the  report’s findings.
In comments provided via e-mail, an official from GSA’s GAO/IG Audit  Response Division wrote that the agency had no comments on the  report.
In comments provided via e-mail, the team lead for NASA’s GAO/OIG  Audit Liaison wrote that the agency was providing no comments on  the report.
In written comments, NSF’s CIO stated that the agency generally  agreed with our characterization of their consolidation plan, but  disagreed with our assessment of the agency’s master program  schedule. The CIO asserted that we were provided with such a  schedule, while also acknowledging that the schedule was inherently  less detailed than those of agencies and departments with multiple  components, but that it identified all NSF consolidation activities in the  format and level of detail prescribed by OMB. However, OMB’s  guidance on master program schedules states that such schedules  are to be created from the detailed implementation schedules  provided by data center managers, as well as driven by related  federal government activities, such as OMB reporting and budgeting.  While we acknowledge that NSF’s consolidation scope is less than  that of some agencies, the high-level timeline presented as a master  program schedule consists only of a single line item that states the  fiscal year when NSF’s data center will be decommissioned. Further,  this timeline does not include any of the detailed implementation  activities or key baseline milestones required by OMB. As such, we  believe our evaluation is reasonable and appropriate. NSF’s written  comments are provided in appendix XI.
In comments provided via e-mail, the NRC OIG and GAO Liaison  wrote that the agency had reviewed the report and had no comments.  The liaison also provided an update on NRC’s plans to move to a  single data center.
In comments provided via e-mail, an official from OPM’s Office of  Internal Oversight and Compliance wrote that the agency had no  comments on the report.
In comments provided via e-mail, the program manager for SBA’s  Office of Congressional and Legislative Affairs provided technical  comments, which we have incorporated as appropriate.
In comments provided via e-mail, a SSA audit liaison wrote that the  agency had no comments on the report.
In comments provided via e-mail, an official from USAID’s Office of  the Chief Financial Officer wrote that the agency had no comments on  the report.
We are sending copies of this report to interested congressional  committees; the secretaries and agency heads of the departments and  agencies addressed in this report; and other interested parties. In  addition, the report will be available at no charge on GAO’s website at  http://www.gao.gov.
If you or your staffs have any questions on the matters discussed in this  report, please contact me at (202) 512-9286 or pownerd@gao.gov.  Contact points for our Offices of Congressional Relations and Public  Affairs may be found on the last page of this report. GAO staff who made  major contributions to this report are listed in appendix XII.
section_title: Appendix I: Objectives, Scope, and Methodology
paragraphs: Our objectives were to (1) evaluate the extent to which agencies have  updated and verified their data center inventories and data center  consolidation plans, (2) evaluate the extent to which selected agencies  have adequately completed key elements of their consolidation plans,  and (3) identify agencies’ notable consolidation successes and  challenges.
For this governmentwide review, we assessed the 24 departments and  agencies (agencies) that were identified by the Office of Management and  Budget (OMB) and the Federal Chief Information Officer (CIO) to be  included in the Federal Data Center Consolidation Initiative (FDCCI).  Table 13 lists these agencies.
To evaluate the agencies’ updated data center inventories and  consolidation plans, we reviewed OMB’s guidance and identified key  required elements for each type of document. We compared agency  consolidation inventories and plans to OMB’s required elements, and  identified gaps and missing elements. We rated each element as “Yes” if  the agency provides complete information; “Partial” if the agency provides  some, but not all, of the information; and “No” if the agency does not  provide the information. We followed up with agencies to clarify our initial  findings and to determine why parts of the inventories and plans were  incomplete or missing, as applicable. We also compared our findings with  those reported in 2011. To assess the reliability of the data agencies  provided in their data center inventories and plans, we reviewed the  letters agencies were required to submit attesting to the completeness  and reliability of their inventories and plans, we interviewed agency  officials about the actions taken to verify their data, and reviewed those  results against our past reviews of agency inventories and plans. We  concluded that the data were sufficiently reliable for our purposes, which  was to report on the completeness of the inventories and plans.
GAO-11-565. each practice as having been fully, partially, or not addressed. We  discussed our findings with agency officials to determine why the  schedules did not address all aspects of the best practices. To assess the  agencies’ cost estimates, we compared documentation supporting the  cost and savings estimates found in the agencies’ consolidation plans  with relevant best practices. These practices include ensuring that each  estimate is comprehensive, well-documented, accurate, and credible. In  doing so, for each estimate, we rated each practice as having been met,  substantially, partially, minimally, or not met. We also discussed our  findings with agency officials to determine why the estimates did not  address all aspects of the best practices. To assess the reliability of the  data the five agencies provided in their master program schedules and  cost estimates, we reviewed the schedules and estimates, compared  them to our guidance on scheduling and estimating, and interviewed  officials about how the schedules and estimates were constructed. We  concluded that the schedules and estimates were generally unreliable  and our report includes findings related to those assessments. The  results of our evaluation at these five agencies cannot be generalized to  other agencies.
To identify the key successes and challenges encountered by agencies in  consolidating data centers, we reviewed agency consolidation plans and  interviewed agency officials. We then determined which successes and  challenges were encountered most often. To assess the reliability of cost  savings data reported by Interior, we confirmed that the information was  included in the department’s updated consolidation plan, which the  Interior CIO attested was assessed and determined to be accurate and  complete. In doing so, we concluded that the quality of the information  was sufficient for our purposes.
We conducted this performance audit from September 2011 to July 2012,  in accordance with generally accepted government auditing standards.  Those standards require that we plan and perform the audit to obtain  sufficient, appropriate evidence to provide a reasonable basis for our  findings and conclusions based on our audit objectives. We believe that  the evidence obtained provides a reasonable basis for our findings and  conclusions based on our audit objectives.
section_title: Appendix II: Assessment of Agencies’ Completion of Key Consolidation Planning Elements, Arranged by Agency
paragraphs: As part of its data center consolidation initiative, OMB required 24 federal  departments and agencies to submit an updated data center inventory  and consolidation plan. Key elements of the inventory were to include, for  each data center, information on physical servers, virtualization, IT  facilities and energy, network storage, and data center information.  However, 3 agencies reported their inventories based on 2010 guidance,  in which case they included information for each data center on IT  hardware, IT software, facilities/energy/storage, and geographic location.
Key elements of the updated plan were to include information on  quantitative goals, qualitative impacts, consolidation approach,  consolidation scope, timeline, performance metrics, master schedule,  cost-benefit analysis, risk management, consideration of a  communications plan, inventory and plan verification, consolidation  progress, and cost savings.
For each of the agencies, the following sections provide a brief summary  of the agencies’ goal for reducing the number of data centers, and an  assessment of the completeness of their inventories and plans, as  compared to what we reported in 2011. In the case of agencies that  reported using the new inventory format, we have related the old key  elements, where possible. Agencies that reported using the old format are  directly compared to their previous results.
The following information describes the key that we used in tables 14  through 37 to convey the results of our assessment of the agencies’  compliance with OMB’s requirements for the FDCCI. ●  – the agency provides complete information for this element.  ◐  – the agency provides some, but not all, aspects of the element.  ○  – the agency does not provide information for this element.
subsections: section_title: Department of Agriculture
paragraphs: Agriculture plans to consolidate from 95 data centers (40 large and 55  small) to 27 centers (8 large and 19 small) by December 2015. However,  the agency’s asset inventory and consolidation plan remain incomplete. In  its asset inventory, the agency provides complete information for 2 key  elements and provides partial information for the remaining 2 elements.
Additionally, in its consolidation plan, Agriculture provides complete  information for 9 of the 13 elements evaluated and provides partial  information for the remaining 4 elements. An Agriculture official stated  that the agency is dependent on component agencies to report complete  inventory information. The official also stated the agency intended to  provide the missing utilization plan information, as well as greater  discussion of consolidation challenges in future consolidation plan  updates. Table 14 provides our assessment of Agriculture’s compliance  with OMB’s requirements in 2010 and 2011.
The Department of Commerce (Commerce) plans to consolidate from 55  data centers (33 large and 22 small centers) to 30 data centers (21 large  and 9 small centers) by December 2015. However, Commerce’s asset  inventory remains incomplete, while its consolidation plan is now  complete. In its asset inventory, the agency provides complete  information for 3 key elements and provides partial information for the  remaining 2 elements. Additionally, in its consolidation plan, Commerce  provides complete information for all 13 elements evaluated. A  Commerce official stated that energy information is incomplete due to the  lack of metering in its facilities and the inability of data center providers to  supply agency-specific energy usage and cost information. Table 15  provides our assessment of Commerce’s compliance with OMB’s  requirements in 2010 and 2011.
The Department of Defense (Defense) plans to consolidate from 936 data  centers to 392 by December 2015. However, Defense’s asset inventory  and consolidation plan remain incomplete. In its asset inventory, the  agency provides partial information for all 5 key elements. Additionally, in  its consolidation plan, Defense provides complete information for 5 of the  13 elements evaluated, provides partial information for 3 elements, and  does not provide information for 5 elements. A Defense official stated that  the agency’s next inventory update would include more complete  information. In addition, the official stated that it was a challenge for  Defense to collect all of the required information because of the scope  and size of the agency’s consolidation effort. Table 16 provides our  assessment of Defense’s compliance with OMB’s requirements in 2010  and 2011.
The Department of Education (Education) plans to consolidate from five  data centers (three large and two small centers) to four data centers  (three large and one small center) by December 2012. However,  Education’s asset inventory and consolidation plan remain incomplete. In  its asset inventory, the agency provides complete information for 3 key  elements and provides partial information for the remaining 2 elements.  Additionally, in its consolidation plan, Education provides complete  information for 8 of the 13 elements evaluated, provides partial  information for 2 elements, and does not provide information for 1  element. Education officials stated that 2 elements were not applicable  because of the small scope of the agency’s effort. Table 17 provides our  assessment of Education’s compliance with OMB’s requirements in 2010  and 2011.
The Department of Energy (Energy) plans to consolidate from 56 data  centers (26 large and 30 small centers) to 50 data centers (21 large and  29 small centers) by December 2015. However, Energy’s asset inventory  and consolidation plan remain incomplete. In its asset inventory, the  agency provides complete information for 3 key elements and provides  partial information for the remaining 2 elements. Additionally, in its  consolidation plan, Energy provides complete information for 8 of the 13  elements evaluated, provides partial information for 3 elements, and does  not provide information for 2 elements. An Energy official stated that the  agency’s next inventory update would include more complete information.  In addition, the official stated that a risk management plan was under  development and that the agency planned to work with OMB’s cost model  to formulate better cost and savings information. Table 18 provides our  assessment of Energy’s compliance with OMB’s requirements in 2010  and 2011.
The Department of Health and Human Services (HHS) plans to  consolidate from 181 data centers (43 large and 138 small centers) to  145 data centers (36 large and 109 small centers) by December 2015.  However, HHS’s asset inventory and consolidation plan remain  incomplete. In its asset inventory, the agency provides complete  information for 1 key element and provides partial information for the  remaining 4 elements. Additionally, in its consolidation plan, HHS  provides complete information for 11 of the 13 elements evaluated and  provides only partial information for the remaining 2 elements. An HHS  official noted that it was difficult to gather every inventory element for all  of its data centers. Table 19 provides our assessment of HHS’s  compliance with OMB’s requirements in 2010 and 2011.
DHS plans to consolidate from 101 data centers (40 large and 61 small  data centers) to 37 data centers (3 large and 34 small centers) by  December 2015. However, DHS’s asset inventory and consolidation plan  remain incomplete. In its asset inventory, the agency provides partial  information for all 5 elements. Additionally, in its consolidation plan, DHS  provides complete information for 10 of the 13 elements evaluated,  provides partial information for 2 elements, and does not provide  information for 1 element. DHS officials stated that the completeness of  inventory information has improved since 2011 and that they have  developed performance metrics. They also noted that they do not expect  to fully realize their cost savings until consolidation activities are  complete. Table 20 provides our assessment of DHS’s compliance with  OMB’s requirements in 2010 and 2011.
The Department of Housing and Urban Development (HUD) has achieved  its goal of consolidation prior to the start of the FDCCI and does not plan  further consolidation of its existing base of contracts. Since 2005, the  agency has operated in a fully outsourced infrastructure mode with two  vendors providing consolidated departmental IT operations in hosting,  storage, data transport, user environments, and systems integration, with  off-site disaster recovery provided by one vendor. The agency’s asset  inventory is complete, but its consolidation plan is not. Specifically, HUD  provides complete information for 5 of the 13 elements evaluated and  provides partial information for 1 element. A HUD official stated that 7  elements were not applicable because the agency has reached its  consolidated end-state architecture. Table 21 provides our assessment of  HUD’s compliance with OMB’s requirements in 2010 and 2011.
Interior plans to consolidate from 232 data centers (158 large and 74  small data centers) to 135 data centers (90 large and 45 small centers) by  December 2015. However, Interior’s asset inventory and consolidation  plan remain incomplete. In its asset inventory, the agency provides  complete information for 3 key elements and provides partial information  for the remaining 2 elements. Additionally, in its consolidation plan,  Interior provides complete information for 9 of the 13 elements evaluated,  provides partial information for 3 elements, and does not provide  information for 1 element. An Interior official stated that the agency  expects to report more complete inventory information for the next  inventory update and will report cost savings when it can more accurately  estimate the agency’s expected savings. Table 22 provides our  assessment of Interior’s compliance with OMB’s requirements in 2010  and 2011.
The Department of Justice (Justice) plans to consolidate from 105 data  centers (33 large and 42 small centers and 30 centers of unknown size)  to 66 data centers (27 large and 39 small centers and no centers of  unknown size) by December 2015. However, Justice’s asset inventory  and consolidation plan remain incomplete. In its asset inventory, the  agency provides only partial information for all 5 key elements.  Additionally, in its consolidation plan, Justice provides complete  information for 10 of the 13 elements evaluated, provides partial  information for 2 elements, and does not provide any information for 1  element. A Justice official stated that the agency did not know it was  required to report the missing inventory information, but that the agency  had the information and would include it in the next inventory update. The  official did not know when the agency’s savings and utilization goals  would be updated. Table 23 provides our assessment of Justice’s  compliance with OMB’s requirements in 2010 and 2011.
The Department of Labor (Labor) plans to consolidate from 89 data  centers (20 large and 69 small centers) to 54 data centers (20 large and  34 small centers) by December 2015. However, Labor’s asset inventory  and consolidation plan remain incomplete. In its asset inventory, the  agency provides complete information for 2 key elements and provides  partial information for the remaining 3 elements. Additionally, in its  consolidation plan, Labor provides complete information for 4 of the 13  elements evaluated, provides partial information for 6 elements, and does  not provide information for 3 elements. A Labor official stated that the  agency had difficulty obtaining energy information because of the lack of  metering in its facilities. The official also noted that cost information would  not be available until the end of fiscal year 2012 while savings information  would not be available until fiscal year 2013. Table 24 provides our  assessment of Labor’s compliance with OMB’s requirements in 2010 and  2011.
The Department of State (State) plans to consolidate from 363 data  centers (12 large and 351 small data centers) to 355 data centers (4 large  and 351 small centers) by December 2015. According to agency officials,  the 351 small data centers are located overseas and there are no current  plans to consolidate these locations because of the resulting impact on  information technology operations. However, State’s asset inventory and  consolidation plan remain incomplete. In its asset inventory, the agency  provides complete information for 1 key element and provides partial  information for the remaining 4 elements. Additionally, in its consolidation  plan, State provides complete information for 9 of the 13 elements  evaluated, provides partial information for 3 elements, and does not  provide information for 1 element. State officials stated that the agency  focused on inventorying its larger domestic facilities and noted that it was  difficult to capture inventory-related information, such as energy usage  and costs, for its foreign posts. The officials added that State has since  completed a cost-benefit analysis, the results of which would be included  in the next update, and has developed detailed schedules for each year’s  activities. Table 25 provides our assessment of State’s compliance with  OMB’s requirements in 2010 and 2011.
Transportation plans to consolidate from 328 data centers (33 large and  295 small centers) to 265 data centers (24 large and 241 small centers)  by December 2015. However, Transportation’s asset inventory and  consolidation plan remain incomplete. In its asset inventory, the agency  provides complete information for 3 key elements and provides partial  information for the remaining 2 elements. Additionally, in its consolidation  plan, Transportation provides complete information for 8 of the 13  elements evaluated, provides partial information for 3 elements, and does  not provide information for 2 elements. A Transportation official stated  that the agency did not expect to see significant improvements for the  energy-related information because not all facilities have meters. The  official added that it was a challenge for the agency to collect inventory  data for its small data centers. Table 26 provides our assessment of  Transportation’s compliance with OMB’s requirements in 2010 and 2011.
The Department of the Treasury (Treasury) plans to consolidate from 55  data centers (42 large and 13 small centers) to 40 data centers (29 large  and 11 small centers) by December 2015. However, Treasury’s asset  inventory and consolidation plan remain incomplete. In its asset inventory,  the agency provides complete information for 2 key elements and  provides partial information for the remaining 3 elements. Additionally, in  its consolidation plan, Treasury provides complete information for 6 of the  13 elements evaluated, provides partial information for 4 elements, and  does not provide information for 3 elements. A Treasury official stated  that installing meters to gather all inventory power information would be  cost prohibitive. In addition, the official stated that the agency is working  to complete the missing plan elements, including the master program  schedule, risk management plan, and communications plan. Table 27  provides our assessment of Treasury’s compliance with OMB’s  requirements in 2010 and 2011.
VA plans to consolidate from 97 data centers (51 large and 46 small  centers) to 14 data centers (11 large and 3 small centers) by December  2015. However, VA’s asset inventory and consolidation plan remain  incomplete. In its asset inventory, the agency provides complete  information for 3 of the key elements and provides partial information for  the remaining 2 elements. Additionally, in its consolidation plan, VA  provides complete information for 10 of the 13 elements evaluated,  provides partial information for 2 elements, and does not provide any  information for the remaining 1 element. A VA official stated that installing  equipment to gather all inventory power information would be cost  prohibitive. Another official stated that the agency would more fully report  on cost savings in future versions of their consolidation plan. Table 28  provides our assessment of VA’s compliance with OMB’s requirements in  2010 and 2011.
The Environmental Protection Agency (EPA) plans to consolidate from 78  data centers (4 large and 74 small centers) to 53 data centers (4 large  and 49 small centers) by December 2015. However, EPA’s asset  inventory and consolidation plan remain incomplete. In its asset inventory,  the agency provides complete information for 3 of the key elements and  provides partial information for the remaining 2 elements. Additionally, in  its consolidation plan, EPA provides complete information for 10 of the 13  elements evaluated, provides partial information for 2 elements, and does  not provide any information for the remaining 1 element. An EPA official  stated that the agency planned to develop energy estimates for the  missing inventory information and to work with OMB’s cost model to  develop better cost and savings information. Table 29 provides our  assessment of EPA’s compliance with OMB’s requirements in 2010 and  2011.
The General Services Administration (GSA) plans to consolidate from 21  data centers (21 large and no small centers) to 9 data centers (9 large  and no small centers) by December 2015. However, GSA’s asset  inventory and consolidation plan remain incomplete. In its asset inventory,  the agency provides partial information for all 5 key elements.  Additionally, in its consolidation plan, GSA provides complete information  for 10 of the 13 elements evaluated and provides partial information for  the 3 remaining elements. A GSA official stated that the agency had now  completed all missing IT facilities and energy information, but that there  were continuing difficulties in calculating savings information due to  changing schedules and lack of energy metering information for some  GSA facilities. Table 30 provides our assessment of GSA’s compliance  with OMB’s requirements in 2010 and 2011.
The National Aeronautics and Space Administration (NASA) plans to  consolidate from 79 data centers (75 large and 4 small data centers) to  22 large data centers by December 2015. However, NASA’s asset  inventory and consolidation plan remain incomplete. In its asset inventory,  the agency provides complete information for 3 key elements and  provides partial information for the remaining 2 elements. Additionally, in  its consolidation plan, NASA provides complete information for 10 of the  13 elements evaluated, provides partial information for 2 elements, and  does not provide information for the remaining element. A NASA official  stated that currently only one facility has power metering and, as a result,  it is difficult to determine costs. The official also noted that NASA expects  to reach its 2012 consolidation targets. Table 31 provides our assessment  of NASA’s compliance with OMB’s requirements in 2010 and 2011.
The National Science Foundation (NSF) currently has only one onsite,  centrally managed data center. Since 2007, the agency has been  transitioning from owning and operating a data center to the use of  commercial data center services and emerging cloud computing options.  The agency’s plan is to complete transition of major legacy IT systems in  a phased approach, with completion coinciding with the expiration of the  NSF headquarters building lease, currently set for fiscal year 2014. The  agency’s asset inventory is complete, but its consolidation plan is not.  Specifically, NSF provides complete information for 10 of the 13 elements  evaluated, provides partial information for 1 element, and does not  provide information for 2 elements. An NSF official stated that the agency  interpreted the guidance for consolidation progress and cost savings to  apply only to ongoing or completed consolidations. However, the official  noted that the agency would more fully report on these elements in future  versions of its consolidation plan. Table 32 provides our assessment of  NSF’s compliance with OMB’s requirements in 2010 and 2011.
The Nuclear Regulatory Commission (NRC) plans to consolidate from  three data centers (three large and no small centers) to one large data  center by December 2015. However, NRC’s asset inventory and  consolidation plan remain incomplete. In its asset inventory, the agency  provides complete information for 4 of the key elements and partial  information for the remaining 1 element. Additionally, in its consolidation  plan, NRC provides complete information for 8 of the 13 elements  evaluated, provides partial information for 3 elements, and does not  provide information for the remaining 2 elements. An NRC official stated  that the agency planned to gather missing data center information and  that the agency’s planned single data center would be able to provide  much of NRC’s missing energy information. The official also stated that  both performance metrics and a master program schedule have now  been developed. Table 33 provides our assessment of NRC’s compliance  with OMB’s requirements in 2010 and 2011.
The Office of Personnel Management (OPM) plans to consolidate from 4  data centers (one large and three small centers) to 3 centers (one large  and two small centers) by December 2015. However, the agency’s asset  inventory and consolidation plan remain incomplete. In its asset inventory,  the agency provides complete information for 1 key element and provides  partial information for the remaining 3 elements. Additionally, in its  consolidation plan, OPM provides complete information for 6 of the 13  elements evaluated, provides partial information for 2 elements, and does  not provide information for 3 elements. Two elements were determined to  be not applicable to the agency. An OPM official stated that several  missing elements, such as more detailed and complete inventory  information and a summary of the agency’s cost-benefit analysis would  be provided in future updates. The official also stated that the agency was  not aware that it had to include consolidation progress and cost savings  information in its updated consolidation plan. Another OPM official  indicated the agency intended to provide information required by OMB’s  guidance in the future. Table 34 provides our assessment of OPM’s  compliance with OMB’s requirements in 2010 and 2011.
The Small Business Administration (SBA) plans to consolidate from four  large data centers to two large centers by December 2015. However, the  agency’s asset inventory and consolidation plan remain incomplete. In its  asset inventory, the agency provides complete information for 2 key  elements and provides partial information for the remaining 2 elements.  Additionally, in its consolidation plan, SBA provides complete information  for 6 of the 13 elements evaluated, provides partial information for 2  elements, and does not provide information for the remaining 5 elements.  SBA officials stated that several missing elements, such as performance  metrics, a schedule, and a risk management strategy, were either  developed after the plan’s completion or would be developed in the  future. Table 35 provides our assessment of SBA’s compliance with  OMB’s requirements in 2010 and 2011.
The Social Security Administration (SSA) has two large data centers and  plans to replace one of them with a new facility. The agency expects the  transition to begin in February 2015 and be complete in August 2016.  However, SSA’s consolidation plan remains incomplete. In its asset  inventory, the agency provides complete information for all 5 key  elements. Additionally, in its consolidation plan, SSA provides complete  information for 7 of the 13 elements evaluated, provides partial  information for 4 elements, and does not provide information for the  remaining 2 elements. An SSA official stated that the missing utilization  plan elements and the plan verification information were unintentionally  omitted and that those items would be included in the next update. Table  36 provides our assessment of SSA’s compliance with OMB’s  requirements in 2010 and 2011.
The U.S. Agency for International Development (USAID) plans to  consolidate from six data centers (two large and four small data centers)  to two small data centers by December 2012. However, USAID’s asset  inventory and consolidation plan remain incomplete. In its asset inventory,  the agency provides complete information for 3 key elements and  provides partial information for the remaining 2 elements. Additionally, in  its consolidation plan, USAID provides complete information for 7 of the  13 elements evaluated, provides partial information for 4 elements, and  does not provide information for the remaining 2 elements. A USAID  official stated that missing server information would be included in the  next inventory update and that the agency has completed a new cost- benefit analysis and taken steps to verify its inventory data. The official  also said that power-related information is difficult to obtain since the  agency leases its data centers. Table 37 provides our assessment of  USAID’s compliance with OMB’s requirements in 2010 and 2011.
section_title: Appendix III: Comments from the Department of Agriculture
section_title: Appendix IV: Comments from the Department of Homeland Security
section_title: Appendix V: Comments from the Department of the Interior
section_title: Appendix VI: Comments from the Department of Veterans Affairs
section_title: Appendix VII: Comments from the Department of Commerce
section_title: Appendix VIII: Comments from the Department of Energy
section_title: Appendix IX: Comments from the Department of Health and Human Services
section_title: Appendix X: Comments from the Department of Labor
section_title: Appendix XI: Comments from the National Science Foundation
section_title: Appendix XII: GAO Contact and Staff Acknowledgments
subsections: section_title: GAO Contact
section_title: Staff Acknowledgments
paragraphs: In addition to the contact named above, individuals making contributions  to this report included Colleen Phillips (Assistant Director), Justin Booth,  Kathleen Lovett Epperson, Rebecca Eyler, Dave Hinchman, Fatima  Jahan, Jason Lee, John Ockay, Karen Richey, and Jessica Waselkow.